Exhibit 10.2
CHANGE ORDER FORM
Electrical Studies for GTG Grid Modification
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00018

DATE OF CHANGE ORDER: April 2, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this change order reflects Contractor’s cost to
perform an electrical study and revise the design to incorporate GTG grid
modifications into the Train 6 design to allow for operation as a single 13.8 kV
power grid.

This Change Order is limited to Contractor’s home office engineering hours to
perform and issue the study and revise and re-issue the associated design
documents, and specifically excludes any procurement and/or construction
services, which will be subject to a separate Change Order as may be requested
by Owner.

2.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00017)........................................................................................................................................
$
(18,370,020
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,522,553

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
142,329

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,664,882

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00017)........................................................................................................................................
$
458,089,929

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,089,929

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,089,929

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,612,482

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
142,329

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,754,811

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): Yes, see Exhibit B

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): N/A

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
April 14, 2020
 
April 2, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Third Berth - Change in 5kV Electrical Tie-In
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00019

DATE OF CHANGE ORDER: April 30, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order reflects Contractor’s engineering,
procurement and construction costs (including Site vendor support) to revise the
5kV electrical tie-in location for the Third Berth area to be connected to bus
“B” of ESM-4A135 within the existing substation building A-110A.

2.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.
Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00018)........................................................................................................................................
$
(18,227,691
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,664,882

4.
The Contract Price Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,664,882

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00018)........................................................................................................................................
$
458,089,929

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,089,929

10.
The Contract Price Applicable to Subproject 6(b) will be increased by this
Change Order...................
$
157,573

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,247,502

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,754,811

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
157,573

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,912,384

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

--------------------------------------------------------------------------------

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): N/A

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): Yes, see Exhibit B

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Mgr, PVP
Title
 
Title
May 5, 2020
 
April 30, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
LNG BERTH 3 LNTP No. 4
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00020

DATE OF CHANGE ORDER: May 4, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:
1.
In accordance with Section 5.1A.4 of the Agreement, the Parties execute this
Change Order to amend the Agreement (including amending Change Order Number:
CO‑00009 to the Agreement, the “LNG Berth 3 Change Order”) and to add “LNTP
No. 4 Work” as such term is defined in Schedule H‑9 of this Change Order, “Form
of LNTP No. 4 for Subproject 6(b)”. Contractor shall only be authorized and
required to commence performance of the LNTP No. 4 Work upon Owner’s issuance of
LNTP No. 4 for Subproject 6(b) in the form of Schedule H‑9
(“LNTP No. 4 for SP6(b)”).

2.
Owner shall pay Contractor for performance of the LNTP No. 4 Work pursuant to
the terms and conditions of LNTP No. 4 for SP6(b) and the Agreement (including
Article 7 of the Agreement), with all such payments credited against the
Contract Price if Owner issues NTP for Subproject 6(b) pursuant to the
Agreement. Such payment under LNTP No. 4 for SP6(b) will be in the aggregate
Twelve Million U.S. Dollars (U.S.$12,000,000), as further described in
Schedule H‑9 as attached to this Change Order. For the avoidance of doubt, this
amount for LNTP No. 4 for SP6(b) is in addition to the Thirty Seven Million
U.S. Dollars (U.S.$37,000,000) paid by Owner under LNTP No. 3 for SP6(b), the
Fifteen Million U.S. Dollars (U.S.$15,000,000) paid by Owner under LNTP No. 2
for SP6(b), and the Fifteen Million U.S. Dollars (U.S.$15,000,000) paid by Owner
under LNTP No. 1 for Subproject 6(b).

3.
Section 2(c) of the LNG Berth 3 Change Order shall be deleted and replaced with
the following:

“No later than July 1, 2020, Owner shall issue NTP for Subproject 6(b) to
Contractor for all remaining Work for the LNG Berth 3 in the form of Schedule
H-3 to the Agreement. On or before issuance of NTP for Subproject 6(b),
Contractor shall deliver to Owner a Letter of Credit for Subproject 6(b) in
accordance with Section 9.2 of the Agreement. If Owner does not issue NTP for
Subproject 6(b) on or before July 1, 2020, then Contractor shall be entitled to
an adjustment to the Contract Price Applicable to Subproject 6(b) and the
Guaranteed Substantial Completion Date for Subproject 6(b) if and to the extent
caused by such delayed issuance of NTP for Subproject 6(b). Such adjustment
shall be in accordance with Section 5.2C.2 of the Agreement.”
4.
Insert a new Section 16.9 into the Agreement:

“In addition to Owner’s right to terminate the Agreement for its convenience
pursuant to Section 16.2, prior to issuance of NTP for Subproject 6(b), Owner
shall have the right to terminate the LNG Berth 3 Option and LNG Berth 3 Change
Order (including all LNTPs issued for Subproject 6(b)) for its convenience by
providing Contractor with a written notice of termination, to be effective upon
receipt by Contractor. Upon termination for convenience of the LNG Berth 3
Option and LNG Berth 3 Change Order, Contractor shall (i) immediately
discontinue the Work for Subproject 6(b) on the date of the notice; (ii) place
no further orders for Subcontracts, Equipment, or any other items or services
for such Work for Subproject 6(b); (iii) promptly make every reasonable effort
to procure cancellation of such Work for Subproject 6(b) upon terms satisfactory
to Owner and Contractor of all Subcontracts, including rental agreements, unless
Owner elects to take assignment of any such Subcontracts; (iv) assist Owner in
the maintenance, protection, and disposition of such Work in progress, including
Equipment at the Site or in transit to the Site; (v) cooperate with Owner for
the efficient transition of such Work for Subproject 6(b); and (vi) cooperate
with Owner in the transfer of the Work Product for such Work for
Subproject 6(b), including Drawings and Specifications, Permits and any other
items or information and disposition of such Work in progress and Owner may, at
its sole option, take assignment of any or all of the Subcontracts for such
Work. If NTP for Subproject 6(b) is not issued, Owner shall not be liable for
any termination amounts except for those amounts expressly set forth in the
latest LNTP for Subproject 6(b) for which the Parties have executed a Change
Order and which has been issued by Owner.”

--------------------------------------------------------------------------------

5.
The “Guaranteed Substantial Completion Date for Subproject 6(b)” shall be one
thousand one hundred nine (1,109) Days after the date Owner issues the NTP for
Subproject 6(b).

6.
The “Schedule Bonus Date for SP6(b)” shall be replaced with the following:

“The “Schedule Bonus Date for SP6(b)” shall be either (i) July 15, 2023,
provided Owner issues NTP for Subproject 6(b) on or before July 1, 2020; or (ii)
the date that is one thousand one hundred nine (1,109) Days from NTP for
Subproject 6(b) if Owner issues NTP for Subproject 6(b) after July 1, 2020.”
7.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

8.
Amend Schedule C‑3 (Milestone Payment Schedule) of Attachment C to the Agreement
by including the milestones listed in Exhibit B of this Change Order.

9.
Replace Attachment E to the Agreement in its entirety with Attachment E as
attached to this Change Order.

10.
Add Schedule H‑9, “Form of LNTP No. 4 for Subproject 6(b)”, as attached to this
Change Order, to Attachment H to the Agreement.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders (#00001-00008, 00010-00013, 00015, and 00017-00018)
$
(18,227,691
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,664,882

4.
The Contract Price Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order................
$
—

6.
The Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,664,882

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was................................................................
$
457,696,000

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders (#00014, 00016, and 00019)
$
551,502

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,247,502

10.
The Contract Price Applicable to Subproject 6(b) will be increased by this
Change Order in the amount of
$
12,000,000

11.
The Provisional Sum Applicable to Subproject 6(b) will be increased by this
Change Order in the amount of
$
8,000,000

12.
The Contract Price Applicable to Subproject 6(b) including this Change Order
will be
$
478,247,502

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7)
$
2,474,588,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,912,384

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11)
$
20,000,000

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,476,912,384

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: See Section 5 and Section 6 of this Change
Order and Attachment E (Project Schedule) as attached to this Change Order.
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): Yes, see Exhibit B to this
Change Order.
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Mgr, PVP
Title
 
Title
May 5, 2020
 
May 4, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Train 6 P1601 A/B Flange Changes
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00021

DATE OF CHANGE ORDER: May 27, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:
1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), and pursuant to current ASME Section VIII, Division 1 code revision to
the 2019 Edition, the Parties agree this Change Order reflects Contractor’s
engineering, procurement and construction costs to implement the change in
flange rating from 150#RF ANSI to 300#RF ANSI rating for the LNG Cryogenic
Transfer Pumps (46P-1601 A/B).

2.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.
Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders (#00001-00008, 00010-00013, 00015, and 00017-00018)
$
(18,227,691
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,664,882

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
96,987

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,761,869

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was
$
457,696,000

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders (#00014, 00016, and 00019-00020)
$
20,551,502

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
478,247,502

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
478,247,502

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7)
$
2,474,588,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,476,912,384

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11)
$
96,987

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,477,009,371

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): Yes; see Exhibit B to this
Change Order.
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): N/A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.
 
/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Mgr, PVP
Title
 
Title
May 27, 2020
 
May 24, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Train 6 H2S Skid Modifications to Level Transmitters & GTG Pressure Range Change
on PT-573 A/B
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00022

DATE OF CHANGE ORDER: June 4, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:
1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order reflects Contractor’s engineering,
procurement and construction costs to implement the Train 6 H2S Skid
modifications, which includes changing the Mag Level Transmitters (46LT-19311,
46LT-19361, and 46LT-19411) with Rosemount dP level transmitters.

2.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order reflects Contractor’s engineering,
procurement and construction costs to implement the Train 6 GTG Pressure Range
Change on PT-573 A/B, which includes increasing the pressure range from 0 - 650
psia to 0 - 1000 psia for the fuel gas to the GTGs.

3.
The detailed cost breakdown for Item No. 1 of this Change Order is detailed in
Exhibit A1 of this Change Order.

4.
The detailed cost breakdown for Item No. 2 of this Change Order is detailed in
Exhibit A2 of this Change Order.

5.
Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders (#00001-00008, 00010-00013, 00015, 00017-00018, and
00021)
$
(18,130,704
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,761,869

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
133,490

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,895,359

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was
$
457,696,000

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders (#00014, 00016, and 00019-00020)
$
20,551,502

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
478,247,502

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
478,247,502

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7)
$
2,474,588,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,477,009,371

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11)
$
133,490

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,477,142,861

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): Yes; see Exhibit B to this
Change Order.
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): N/A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.
 

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
June 8, 2020
 
June 4, 2020
Date of Signing
 
Date of Signing