Exhibit 10.4

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM

Settlement of Various Scopes

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00038

DATE OF CHANGE ORDER: November 10, 2017

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1 of the Agreement, Parties agree to implement changes for cover
24 separate scope items as identified in Attachment A.

2.
The scope of this Change Order is as detailed in Exhibit A. The parties agree
that Exhibit A represents all known unresolved issues and provides for a
resolution for these items.

3.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit B. The cost identified is a summary of the all the scope as
identified in Exhibit A.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the Milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
 
$
7,080,830,000

Net change by previously authorized Change Orders (0001-00037)
$
721,849,295

The Contract Price prior to this Change Order was
$
7,802,679,295

The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The new Contract Price including this Change Order will be
$
7,808,179,295

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-00037)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-00037)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum was
$
950,561,351

Net change by previously authorized Change Orders (0001-00037)
$
(763,283,979
)
The Aggregate Provisional Sum prior to this Change Order was
$
187,277,372

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of
$
—

The new Aggregate Provisional Sum including this Change Order will be
$
187,277,372

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ SB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Sergio Buoncristiano
Owner
 
Contractor
Ed Lehotsky
 
Sergio Buoncristiano
Name
 
Name
Sr. VP E&C
 
SVP
Title
 
Title
January 3, 2018
 
November 13, 2017
Date of Signing
 
Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.

--------------------------------------------------------------------------------

CHANGE ORDER FORM

OSHA Handrails, East Jetty Scaffold, Attachment Y, and Insurance Provisional Sum

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00039

DATE OF CHANGE ORDER: February 26, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Articles 6.1 and 6.2 of the Agreement, Parties agree to implement changes
due to (1) compliance with revised OSHA regulation (29 CFR 1910 Subpart D) as
specifically set forth in Exhibit A of this Change Order, (2) removal of the
east jetty scaffolding to facilitate work by Luhr Brothers, (3) the replacement
of Attachment Y of the Agreement, (4) the replacement of Section 2.4 of
Attachment EE, Schedule EE-2, and (5) the interim adjustment to the Insurance
Provisional Sum pursuant to Section 2.4(A) of such new Section 2.4 of Attachment
EE, Schedule EE-2.

2.
The scope of this Change Order is further detailed in Exhibit A. Exhibit A also
includes two attachments: (1) a new Attachment Y of the Agreement and (2) a new
Section 2.4 of Attachment EE, Schedule EE-2 of the Agreement. In connection with
the new Attachment Y, the Parties agree to remove Article 6.2(A)(13) in its
entirety and replace it with the following:

“13.    Any Landowner agreement which is executed and provided to Contractor
after the Contract Date (or modified in writing after the Contract Date)
(including but not limited to such Landowner agreements that are identified in
Attachment Y), but only to the extent that such agreement adversely affects (i)
Contractor’s costs of performance of the Work, (ii) Contractor’s ability to
perform the Work in accordance with the Project Schedule or (iii) Contractor’s
ability to perform any material obligation under this Agreement.”
3.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit B. These costs are as detailed in Trend S1-2017 (dated Nov.
27, 2017), Trend S1-2054 (dated Dec. 14, 2017), and Trend S1-2041 (dated Dec.
14, 2017). The new Attachment Y does not have a trend as the Parties agree this
update has no cost impact.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the Milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-00038)
$
727,349,295

The Contract Price prior to this Change Order was
$
7,808,179,295

The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The new Contract Price including this Change Order will be
$
7,764,397,743

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-00038)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-00038)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum was
$
950,561,351

Net change by previously authorized Change Orders (0001-00038)
$
(763,283,979
)
The Aggregate Provisional Sum prior to this Change Order was
$
187,277,372

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of
$
(49,000,000
)
The new Aggregate Provisional Sum including this Change Order will be
$
138,277,372

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ SB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Sergio Buoncristiano
Owner
 
Contractor
Ed Lehotsky
 
Sergio Buoncristiano
Name
 
Name
Sr. VP E&C
 
SVP
Title
 
Title
March 18, 2018
 
March 7, 2018
Date of Signing
 
Date of Signing

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.

--------------------------------------------------------------------------------

CHANGE ORDER FORM

GE Service Bulletins and JT Valve Modifications

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00041

DATE OF CHANGE ORDER: March 6, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Articles 6.1 and 6.2 of the Agreement, Parties agree Contractor will
implement changes to incorporate GE depot Service Bulletins (SB) No. 272, 278
and 286 for the 12 GE gas turbines for Train 1 and Train 2.

2.
Per Articles 6.1 and 6.2 of the Agreement, Parties agree Contractor will
implement changes to the trim on the JT valves 11PV-16002 and 12PV-16002,
located in the methane cold boxes of Train 1 and Train 2.

3.
The scope of this Change Order is further detailed in Exhibit A.

4.
The cost breakdowns for the scope of work noted above in this Change Order are
detailed in Exhibit B. These costs are as detailed in Trend S1-2056 and Trend
S1-2049.

5.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the Milestone(s) listed in Exhibit C-1 of this Change
Order. In addition to the adjustments associated with the above changes, three
(3) other milestone payment descriptions (milestone numbers ALS 42.4, ALS 46.4
and ALS 47.5) are adjusted as shown in Exhibit C-2 of this Change Order. These
milestones payment description adjustments do not modify the overall total
amounts of Attachment C of the Agreement.

Milestone No. ALS 42.4, is hereby amended by
Delete the description “Insulation Subcontractor 50% complete field mounted
instruments OSBL” and replace with “50% complete installation of Field Mounted
instruments for OSBL”.

Milestone No. ALS 46.4, is hereby amended by
Delete the description “Insulation Subcontractor 50% complete field mounted
instruments Subproject 2” and replace with “50% complete installation of Field
Mounted instruments for Subproject 2”.

Milestone No. ALS 47.5, is hereby amended by
Delete the description “Insulation Subcontractor finishes field mounted
instruments Subproject 1” and replace with “Finish installation of Field Mounted
instruments for Subproject 1”.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-00040)
$
691,567,743

The Contract Price prior to this Change Order was
$
7,772,397,743

The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The new Contract Price including this Change Order will be
$
7,775,832,402

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-00040)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-00040)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum was
$
950,561,351

Net change by previously authorized Change Orders (0001-00040)
$
(812,283,979
)
The Aggregate Provisional Sum prior to this Change Order was
$
138,277,372

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of
$
—

The new Aggregate Provisional Sum including this Change Order will be
$
138,277,372

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ SB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

--------------------------------------------------------------------------------

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Sergio Buoncristiano
Owner
 
Contractor
Ed Lehotsky
 
Sergio Buoncristiano
Name
 
Name
Sr. VP E&C
 
SVP
Title
 
Title
March 19, 2018
 
March 6, 2018
Date of Signing
 
Date of Signing