Exhibit 10.1

CHANGE ORDER FORM
BOG and LNG Rundown
PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: January 19, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, the Parties agree Contractor will perform
the Procurement and Construction services for the BOG and LNG Rundown tie-ins.
These services will be based on the Engineering for the BOG and LNG Rundown that
was included in the original RFS (RFS 109265 Revision 5).

2.
The BOG and LNG Rundown line tie-in packages will be developed after the HAZOP
and Model review occurs. These packages will include IFC drawings to procure and
construct the required materials. Potential changes due to HAZOP or Model review
action items are excluded from this Change Order. For clarity, the tie-ins are
depicted in Exhibit A of this Change Order.

3.
This Change Order is not included as part of Stage 3 Substantial Completion and
will not prevent achievement thereof.

4.
The cost breakdown for this Change Order is detailed in Exhibit B.

5.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#00001-00024)
$
95,972,403

The Contract Price prior to this Change Order was
$
3,082,972,403

The Contract Price will be increased by this Change Order in the amount of
$
506,471

The new Contract Price including this Change Order will be
$
3,083,478,874

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ BT Contractor Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
February 15, 2018
 
January 19, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Design Analysis of Existing East & West Jetty Piping and Structure for
Simultaneous Loading
PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00026

DATE OF CHANGE ORDER: February 1, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, the Parties agree Contractor shall perform
various transient runs along with CSA/PD&P design analysis of the existing East
and West Jetty piping and structure for simultaneous loading. The key items for
this analysis are listed as follows:

a.
Validation of Contractor’s transient model.

b.
Completion of 8,000 m3/hr simultaneous loading analysis to the existing East and
West Jetty. Results will be reviewed by PD&P Pipe Stress to update load tables
and identify pipe supports exceeding the original design loads.

c.
Completion of CSA and PD&P design analysis to support loading lines from the
existing LNG tanks to the East and West Jetty. In addition, for the proposed
modifications, the associated CSA and PD&P redline markups and IFC drawings will
be provided to Owner.

2.
Owner may not disclose the Contractor Work Product to any third party, unless
Contractor's prior written consent has been obtained (such consent not to be
unreasonably withheld or delayed), provided that Contractor's prior written
consent is hereby deemed to be given for disclosure to the Parties listed in
Exhibit A to the extent such Parties have entered into a confidentiality
agreement with Owner no less stringent than this Agreement.

3.
Notwithstanding anything to the contrary herein, Contractor shall perform the
Work in accordance with the standard of skill and care reasonably to be expected
in the international engineering and construction industry for projects of the
type, size and complexity of the Work contemplated herein. In the event that any
such Work under this Change Order fails to meet that standard of performance,
Contractor's sole liability and Owner’s sole remedy shall be limited to
Contractor reperforming such Work at its own expense; provided that notice of
such failure is given by Owner within a reasonable time and no later than twelve
(12) months from the completion of the Work in question.

4.
The Work to be performed under this Change Order is not a condition to and will
not prevent the achievement of Substantial Completion of Subproject 5.

5.
The cost breakdown for this Change Order is detailed in Exhibit B.

6.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#00001-00025)
$
96,478,874

The Contract Price prior to this Change Order was
$
3,083,478,874

The Contract Price will be increased by this Change Order in the amount of
$
671,121

The new Contract Price including this Change Order will be
$
3,084,149,995

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

--------------------------------------------------------------------------------

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ BT Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
February 15, 2018
 
February 1, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Performance and Attendance Bonus (PAB) Transfer from Stage 2
PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: February 1, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
The value of the Performance and Attendance Bonus (PAB) Incentive Program
Provisional Sum incorporated into the Agreement in Change Order CO-00005, dated
March 16, 2016, was U.S. $36,900,000. Parties now agree the Stage 2 accrued cost
for retention of the PAB incentive will be transferred to Stage 3 and invoiced
against the PAB value in the Stage 3 Agreement due to Craft personnel moving to
Stage 3 as opposed to being released as part of a reduction of Stage 2
workforce. The amount to be transferred is $8,100,000. The contract price will
be increased by $8,100,000.

2.
The Provisional Sum breakdown is described as follows:

a.
The previous PAB Incentive Program Provisional Sum in Article 2.6 of Attachment
EE of the Agreement was Thirty-Six Million, Nine Hundred Thousand U.S. Dollars
(U.S. $36,900,000). This Change Order will increase the PAB Incentive Program
Provisional Sum by $8,100,000 and the value will be $45,000,000.

b.
The Parties agree to adjust the Aggregate Provisional Sum specified in Article
7.1A of the Agreement which prior to this Change Order was Three Hundred Sixteen
Million, Two Hundred Forty-Six Thousand, Four Hundred Thirty-Seven U.S. Dollars
(U.S. $316,246,437). This Change Order will increase the Aggregate Provisional
Sum amount by Eight Million, One Hundred Thousand U.S. Dollars (U.S. $8,100,000)
and the new Aggregate Provisional Sum value shall be Three Hundred Twenty-Four
Million, Three Hundred Forty-Six Thousand, Four Hundred Thirty-Seven U.S.
Dollars (U.S. $324,346,437).

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit A of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#00001-00026)
$
97,149,995

The Contract Price prior to this Change Order was
$
3,084,149,995

The Contract Price will be increased by this Change Order in the amount of
$
8,100,000

The new Contract Price including this Change Order will be
$
3,092,249,995

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit A.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ BT Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
February 15, 2018
 
February 1, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Existing Jetty Structural Steel Supply
PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: February 27, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, the Parties agree Contractor will obtain
structural steel from CIVES via purchase order to support the modifications of
the existing jetty. This will require award of a purchase order referencing the
existing Stage 3 CIVES purchase order and will require review by the CSA team
prior to delivery of the steel to the Site.

2.
The following areas will be revised by CIVES: Area 1R1, Area 2R1, Area 3R1 and
Area 22R. For clarity, the revised areas are depicted in Exhibit A of this
Change Order.

3.
The steel associated with this Change Order will be free issued to Owner. The
existing Stage 3 contract terms are not applicable to this work and Contractor’s
obligation is limited to providing steel of good quality and ensuring the steel
is fabricated in accordance with the specification, design drawings and
fabrication details.

4.
The work pursuant to this Change Order is not a condition to and will not
prevent the achievement of Stage 3 Substantial Completion or impact the Stage 3
warranty period.

5.
The cost breakdown for this Change Order is detailed in Exhibit B.

6.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#00001-00027)
$
105,249,995

The Contract Price prior to this Change Order was
$
3,092,249,995

The Contract Price will be increased by this Change Order in the amount of
$
34,820

The new Contract Price including this Change Order will be
$
3,092,284,815

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ BT Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
March 13, 2018
 
February 27, 2018
Date of Signing
 
Date of Signing