Exhibit 10.1
CHANGE ORDER
Third Berth Vapor Fence Provisional Sum Scope Removal and Closeout
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00023

DATE OF CHANGE ORDER: June 22, 2020

The Agreement between the Parties listed above is changed as follows:

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order removes the Vapor Fence Provisional
Sum from Contractor’s Scope of Work as defined in Section 2.7 of Attachment EE-4
(Provisional Sums to be Adjusted during Project Execution for Subproject 6(b))
of the Agreement.

2.The original value of the Vapor Fence Provisional Sum specified in Article 2.7
of Schedule EE-4 of Attachment EE of the Agreement was Fifteen Million, Eight
Hundred Sixty-One Thousand U.S. Dollars (U.S. $15,861,000). Actual costs for the
Vapor Fence Provisional Sum was Zero U.S. Dollars (U.S. $0.00). By way of this
Change Order, the Vapor Fence Provisional Sum and Contract Price will be
decreased by Sixteen Million, Eight Hundred Twelve Thousand, Six Hundred Sixty
U.S. Dollars (U.S. $16,812,660), which reflects the closure of the Vapor Fence
Provisional Sum and credit for the six percent (6%) fee.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement
will be amended by including the milestone(s) listed in Exhibit A of this Change
Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#00001-00008, 00010-00013, 00015, 00017-00018, and 00021-00022)
$(17,997,214)3.The Contract Price Applicable to Subproject 6(a) prior to this
Change Order was...................................$1,998,895,359 4.The Contract
Price Applicable to Subproject 6(a) will be unchanged by this Change Order in
the amount
of....................................................................................................................................................$— 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
Contract Price Applicable to Subproject 6(a) including this Change Order will
be...................$1,998,895,359 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#00014, 00016, and
00019-00020)$20,551,502 9.The Contract Price Applicable to Subproject 6(b) prior
to this Change Order was..................................$478,247,502 10.The
Contract Price Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be decreased by this Change Order................$(16,812,660)12.The new
Contract Price Applicable to Subproject 6(b) including this Change Order will
be...................$461,434,842 

--------------------------------------------------------------------------------

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7)$2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,477,142,861 15.The
Contract Price will be decreased by this Change Order in the amount of (add
lines 4, 5, 10 and 11).........$(16,812,660)16.The new Contract Price including
this Change Order will be (add lines 14 and 15)$2,460,330,201 

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): Yes; see Exhibit A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Manager, PVPTitleTitleJune 24, 2020June 22,
2020Date of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Train 6 Thermowell Upgrades
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 22, 2020

The Agreement between the Parties listed above is changed as follows:

1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order includes Contractor’s engineering
and procurement costs to upgrade seventy-eight (78) Thermowells for Train 6 to
accommodate an increased design flow of 861 MMSCFD in accordance with the
recommendations of the debottlenecking study.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement
will be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18 & 21-22)$(17,997,214)3.The Contract
Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,998,895,359 4.The Contract Price
Applicable to Subproject 6(a) will be increased by this Change Order in the
amount
of....................................................................................................................................................$205,198 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
Contract Price Applicable to Subproject 6(a) including this Change Order will
be...................$1,999,100,557 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#14, 16, 19-20 & 23)$3,738,842 9.The
Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................$461,434,842 10.The Contract Price
Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be unchanged by this Change Order................$— 12.The new Contract
Price Applicable to Subproject 6(b) including this Change Order will
be...................$461,434,842 

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7)$2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,460,330,201 15.The
Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11)$205,198 16.The new Contract Price including this Change
Order will be (add lines 14 and
15)................................$2,460,535,399 

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified : N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): N/A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Mgr, PVPTitleTitleJune 24, 2020June 22, 2020Date
of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Third Berth Bubble Curtain
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: June 22, 2020

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order includes Contractor’s engineering,
procurement and construction costs to install a bubble curtain to mitigate noise
levels during the marine steel piling program. Contractor is unable to quantify
or guarantee the level of dBA reduction.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement
will be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24)) $(17,792,016)3.The
Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,999,100,557 4.The Contract Price
Applicable to Subproject 6(a) will be unchanged by this Change Order in the
amount
of....................................................................................................................................................$— 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount of ................$— 6.The Contract Price Applicable to
Subproject 6(a) including this Change Order will
be...................$1,999,100,557 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was................................................................$457,696,000 8.Net
change for Contract Price Applicable to Subproject 6(b) by previously authorized
Change Orders (#14, 16, 19-20 & 23) $3,738,842 9.The Contract Price Applicable
to Subproject 6(b) prior to this Change Order
was..................................$461,434,842 10.The Contract Price
Applicable to Subproject 6(b) will be increased by this Change
Order$2,991,140 11.The Provisional Sum Applicable to Subproject 6(b) will be
unchanged by this Change Order $— 12.The new Contract Price Applicable to
Subproject 6(b) including this Change Order will be $464,425,982 

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7) $2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,460,535,399 15.The
Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11) $2,991,140 16.The new Contract Price including this
Change Order will be (add lines 14 and
15)................................$2,463,526,539 

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Mgr, PVPTitleTitleJune 24, 2020June 22, 2020Date
of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Third Berth Fuel Provisional Sum Closure Change Order
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00026

DATE OF CHANGE ORDER: July 14, 2020

The Agreement between the Parties listed above is changed as follows:
1.The Fuel Provisional Sum in Article 1.2 of Attachment EE, Schedule EE-3 of the
Agreement prior to this Change Order was One Million, Five Hundred Seventy-Eight
Thousand, Seventy-Four U.S. Dollars (U.S. $1,578,074). The Provisional Sum is
hereby decreased by Three Hundred Fourteen Thousand, Five Hundred Seventy-Four
U.S. Dollars (U.S. $314,574), and the final value as amended by this Change
Order shall be One Million, Two Hundred Sixty-Three Thousand, Five Hundred U.S.
Dollars (U.S. $1,263,500). This Change Order closes the Fuel Provisional Sum for
Subproject 6(b) in accordance with Article 1.2 of Attachment EE, Schedule EE-3
of the Agreement.

2.Pursuant to instructions in Article 1.2 of Attachment EE, Schedule EE-3 of the
Agreement, Exhibit A to this Change Order illustrates the calculation of the
final fuel costs in the Agreement with respect to Subproject 6(b).

3.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestones listed in Exhibit B of
this Change Order.

4.Additionally, Exhibit C of this Change Order supersedes the Exhibit B (Payment
Milestones Schedule) of Change Order No. 00020 to correct Milestone No.
“TB2.02c020” to “TB3.01c020” in accordance with Schedule C-3 (Milestone Payment
Schedule for Subproject 6(b)) of Attachment C of the Agreement.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) $(17,792,016)3.The
Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,999,100,557 4.The Contract Price
Applicable to Subproject 6(a) will be unchanged by this Change Order in the
amount
of....................................................................................................................................................$— 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
Contract Price Applicable to Subproject 6(a) including this Change Order will
be...................$1,999,100,557 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009) was
$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#14, 16, 19-20, 23 & 25) $6,729,982 9.The
Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................$464,425,982 10.The Contract Price
Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be decreased by this Change Order................$(314,574)12.The new
Contract Price Applicable to Subproject 6(b) including this Change Order will
be...................$464,111,408 

--------------------------------------------------------------------------------

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7) $2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,463,526,539 15.The
Contract Price will be decreased by this Change Order in the amount of (add
lines 4, 5, 10 and 11) $(314,574)16.The new Contract Price including this Change
Order will be (add lines 14 and
15)................................$2,463,211,965 

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): Yes; see Exhibit B and
Exhibit C
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Mgr, PVPTitleTitleJuly 23, 2020July 14, 2020Date
of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Third Berth Currency Provisional Sum Closure Change Order
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 20, 2020

The Agreement between the Parties listed above is changed as follows:
1.The Currency Provisional Sum in Article 1.1 of Attachment EE, Schedule EE-3 of
the Agreement prior to this Change Order was Seven Million, One Hundred
Seventy-Five Thousand, One Hundred Ninety-Six U.S. Dollars (U.S. $7,175,196).
The Provisional Sum is hereby decreased by Three Hundred Three Thousand, Nine
Hundred Fifty-Five U.S. Dollars (U.S. $303,955), and the final value as amended
by this Change Order shall be Six Million, Eight Hundred Seventy-One Thousand,
Two Hundred Forty-One U.S. Dollars (U.S. $6,871,241). This Change Order closes
the Currency Provisional Sum for Subproject 6(b) in accordance with Article 1.1
of Attachment EE, Schedule EE-3 of the Agreement.

2.Pursuant to instructions in Article 1.1 of Attachment EE, Schedule EE-3 of the
Agreement, Exhibit A to this Change Order illustrates the calculation of the
final currency costs in the Agreement with respect to Subproject 6(b).

3.Exhibit C of this Change Order includes the detailed spot and forward trades
used to calculate the final currency costs in the Agreement with respect to
Subproject 6(b).

4.Schedules C-1 and C-2 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestones listed in Exhibit B of
this Change Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) $(17,792,016)3.The
Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,999,100,557 4.The Contract Price
Applicable to Subproject 6(a) will be unchanged by this Change Order in the
amount
of....................................................................................................................................................$— 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
Contract Price Applicable to Subproject 6(a) including this Change Order will
be...................$1,999,100,557 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#14, 16, 19-20, 23, & 25-26)
$6,415,408 9.The Contract Price Applicable to Subproject 6(b) prior to this
Change Order was..................................$464,111,408 10.The Contract
Price Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be unchanged by this Change Order................$(303,955)12.The new
Contract Price Applicable to Subproject 6(b) including this Change Order will
be...................$463,807,453 

--------------------------------------------------------------------------------

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7) $2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,463,211,965 15.The
Contract Price will be decreased by this Change Order in the amount of (add
lines 4, 5, 10 and 11) $(303,955)16.The new Contract Price including this Change
Order will be (add lines 14 and
15)................................$2,462,908,010 

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): N/A
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): Yes; see Exhibit B
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B

[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Mgr, PVPTitleTitleJuly 30, 2020July 20, 2020Date
of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER

Train 6 Hot Oil WHRU PSV Bypass
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: August 11, 2020

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order includes Contractor’s engineering,
procurement and construction services to actuate the PSV bypass valves and
automate their operation based on pressure measurements as reflected in the
draft P&ID markups in Exhibit C of this Change Order, and based on the following
Scope of Work:

1.1This Change Order is based on valve failure position being FO. Any other
failure position other than FO is specifically excluded from this Change Order.

1.2Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) is required
to be in open position prior to installation of actuator. The ball valves on the
ethylene WHRUs (VA-340198, VA-340113) can be in closed position (subject to
confirmation during detailed design). Stroking of the valves will be required to
confirm proper actuator operation during the installation phase.

1.3Existing orbit manual valve on thermal oxidizer WHRU (VA-342263) needs to be
rotated 45 deg to accommodate clash-free installation of actuator, based on
preliminary vendor data.

2.The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

3.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement
will be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18, 21-22, & 24) $(17,792,016)3.The
Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,999,100,557 4.The Contract Price
Applicable to Subproject 6(a) will be increased by this Change Order in the
amount
of....................................................................................................................................................$231,381 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................$1,999,331,938 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27)
$6,111,453 9.The Contract Price Applicable to Subproject 6(b) prior to this
Change Order was..................................$463,807,453 10.The Contract
Price Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be unchanged by this Change Order................$— 12.The Contract Price
Applicable to Subproject 6(b) including this Change Order will
be...................$463,807,453 

--------------------------------------------------------------------------------

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7) $2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,462,908,010 15.The
Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11) $231,381 16.The new Contract Price including this Change
Order will be (add lines 14 and
15)................................$2,463,139,391 

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): N/A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP E&CSr Project Mgr, PVPTitleTitleAugust 24, 2020August 11,
2020Date of SigningDate of Signing

--------------------------------------------------------------------------------

CHANGE ORDER

Change in Law IMO 2020 Regulatory Change – Low Sulphur Emissions on Marine
Vessels
PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: August 25, 2020

The Agreement between the Parties listed above is changed as follows:
1.In accordance with Section 6.2 of the Agreement (Change Orders Requested by
Contractor), the Parties agree this Change Order includes Contractor’s incurred
costs as a result of the Change in Law – International Maritime Organization
("IMO") enforcement of a new 0.5% global Sulphur cap on all shipping vessels
effective January 1, 2020.

2.The summary cost breakdown for this Change Order is provided in Exhibit A of
this Change Order.

3.The detailed cost breakdown for this Change Order is provided in Exhibit C of
this Change Order.

4.Schedule C-3 (Milestone Payment Schedule) of Attachment C of the Agreement
will be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

Adjustment to Contract Price Applicable to Subproject 6(a)

1.The original Contract Price Applicable to Subproject 6(a)
was.................................................................$2,016,892,573 2.Net
change for Contract Price Applicable to Subproject 6(a) by previously authorized
Change Orders (#01-08, 10-13, 15, 17-18, 21-22, 24, & 28) $(17,560,635)3.The
Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................$1,999,331,938 4.The Contract Price
Applicable to Subproject 6(a) will be increased by this Change Order in the
amount
of....................................................................................................................................................$718,581 5.The
Provisional Sum Applicable to Subproject 6(a) will be unchanged by this Change
Order in the amount
of....................................................................................................................................................$— 6.The
new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................$2,000,050,519 

Adjustment to Contract Price Applicable to Subproject 6(b)

7.The original Contract Price Applicable to Subproject 6(b) (in CO-00009)
was$457,696,000 8.Net change for Contract Price Applicable to Subproject 6(b) by
previously authorized Change Orders (#14, 16, 19-20, 23, & 25-27)
$6,111,453 9.The Contract Price Applicable to Subproject 6(b) prior to this
Change Order was..................................$463,807,453 10.The Contract
Price Applicable to Subproject 6(b) will be unchanged by this Change
Order...................$— 11.The Provisional Sum Applicable to Subproject 6(b)
will be unchanged by this Change Order................$— 12.The Contract Price
Applicable to Subproject 6(b) including this Change Order will
be...................$463,807,453 

Adjustment to Contract Price

13.The original Contract Price for Subproject 6(a) and Subproject 6(b) was (add
lines 1 and 7) $2,474,588,573 14.The Contract Price prior to this Change Order
was (add lines 3 and
9)....................................................$2,463,139,391 15.The
Contract Price will be increased by this Change Order in the amount of (add
lines 4, 5, 10 and 11) $718,581 16.The new Contract Price including this Change
Order will be (add lines 14 and
15)................................$2,463,857,972 

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(a): N/A
Adjustment to Payment Schedule for Subproject 6(a): Yes; see Exhibit B
Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A
Adjustment to Performance Guarantees for Subproject 6(a): N/A
Adjustment to Design Basis for Subproject 6(a): N/A
Other adjustments to liability or obligations of Contractor or Owner under the
Agreement for Subproject 6(a): N/A
Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified: N/A
Adjustment to other Changed Criteria for Subproject 6(b): N/A
Adjustment to Payment Schedule for Subproject 6(b): N/A
Adjustment to Design Basis for Subproject 6(b): N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft/s/ Maurissa D. RogersOwnerContractorDavid CraftMaurissa D.
RogersNameNameSVP, Engineering and ConstructionSr Project Mgr,
PVPTitleTitleAugust 26, 2020August 25, 2020Date of SigningDate of Signing