Exhibit 10.4
CHANGE ORDER FORM
Cost to Comply with SPL FTZ (FTZ entries, bonded transports and receipt for AG
Pipe Spools Only)
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00013

DATE OF CHANGE ORDER: February 10, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this Change Order reflects Contractor’s costs to
comply with Owner’s Foreign-Trade-Zone No. 291 in Cameron, Louisiana (the “FTZ”)
for the import of pipe spools from Turkey.

2.
The Parties executed Change Order CO-00004 (Foreign Trade Zone), which defines
responsibilities of Owner and Contractor with respect to FTZ compliance.

3.
This Change Order is specific to Contractor’s costs incurred while Owner
established the Project as FTZ and costs associated with changes in
transportation and handling necessary to comply with FTZ requirements. This
Change Order includes cost of actions taken by Contractor to avoid the
application of tariffs, which otherwise would have occurred, while Owner was in
the process of establishing its FTZ. Contractor’s costs include:

i.
FTZ entries for pipe spools;

ii.
Bonded transports of pipe spools;

iii.
Receipt and storage for initial shipments of above-ground pipe spools (81
Containers) for Subproject 6(a) at Dixie Cullen FTZ Warehouse;

4.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

5.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

6.
This Change Order excludes (i) costs to comply with Owner’s Foreign-Trade-Zone
No. 291 other than those for the import of pipe spools from Turkey and (ii)
Subproject 6(b), LNG Berth 3.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00012)........................................................................................................................................
$
(19,084,262
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,997,808,311

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
551,068

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,359,379

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00012)........................................................................................................................................
$
457,696,000

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
457,696,000

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
457,696,000

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,455,504,311

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
551,068

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,055,379

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): Yes, see Exhibit B

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): N/A

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

--------------------------------------------------------------------------------

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
Sr VP E&C
 
Sr Project Manager, PVP
Title
 
Title
February 26, 2020
 
February 10, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Permanent Access Road to Third Berth
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00014

DATE OF CHANGE ORDER: February 10, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this change order reflects Contractor’s cost to
install a permanent access road to the Third Berth (Subproject 6(b)) as
requested by Owner on November 11, 2019 via Letter No. SPL4-BE-C19-044.

2.
This additional access way will allow access to the Third Berth construction
area without moving the existing guard shack or adding an additional guard shack
off of Lighthouse Road. Refer to the attached drawing depicting the new Third
Berth access road as provided in Exhibit C of this Change Order.

3.
The detailed cost breakdown for this Change Order is detailed in Exhibit A of
this Change Order.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00013)........................................................................................................................................
$
(18,533,194
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,359,379

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
—

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,359,379

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00013)........................................................................................................................................
$
457,696,000

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
457,696,000

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
393,929

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,089,929

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,055,379

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
393,929

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,449,308

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): N/A

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): Yes, see Exhibit B

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.
/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
February 19, 2020
 
February 10, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Modifications to Schedule Bonus Language
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00015

DATE OF CHANGE ORDER: February 10, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
The Parties agree to amend Article 13.2A of the Agreement to replace the
reference to “NTP” to “LNTP No. 1” to calculate the “Schedule Bonus Date for
SP6(a)”.

2.
Now therefore, Section 13.2A of the Agreement is deleted and replaced with the
following:

13.2
Schedule Bonus.

A.If Substantial Completion of Subproject 6(a) occurs before the date falling
one thousand six hundred twelve (1,612) Days after issuance of LNTP No. 1 for
Subproject 6(a) (“Schedule Bonus Date for SP6(a)”), Owner shall pay Contractor a
bonus in the amount of Fifty Cents (U.S.$0.50) per MMBtu of the LNG that is both
(i) produced by Subproject 6(a) between the period of first production of LNG
from Subproject 6(a) and the Schedule Bonus Date for SP6(a) and (ii) loaded onto
an LNG Tanker for export prior to the Schedule Bonus Date for SP6(a) (“Schedule
Bonus for SP6(a)”).

3.
The Contract Price is not adjusted by this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00014)........................................................................................................................................
$
(18,533,194
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,359,379

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
—

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,359,379

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00014)........................................................................................................................................
$
458,089,929

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,089,929

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,089,929

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,449,308

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
—

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,449,308

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): N/A

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): N/A

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
February 19, 2020
 
February 10, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
LNG Berth 3 LNTP No 3
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00016

DATE OF CHANGE ORDER: January 31, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Article 5.1.A.4 (“Other Limited Notices to Proceed”) and
Article 5.2.B (“NTP for Subproject 6(b)”), the Parties agree to amend the
Agreement by way of adding a new Limited Notice to Proceed No. 3 for Subproject
6(b) in the form attached hereto as Schedule H-8 (“LNTP No. 3”), authorizing
Contractor to commence performance of the Work as described in Schedule H-8.

2.
Work performed under LNTP No. 3 shall be performed in accordance with the terms
and conditions of the Agreement and Contractor shall be paid for such specified
Work pursuant to the terms and conditions of LNTP No. 3 and the Agreement, with
all such payments credited against the Contract Price if NTP for Subproject 6(b)
is issued. The Portion of the Contract Price payable for Work under LNTP No. 3
shall be made in accordance with the Payment Schedule set forth in Schedule H-8
(as may be amended by Change Order) and the applicable provisions of Article 7.

3.
This Change Order excludes any potential cost and schedule impacts pursuant to
the instructions in Article 5.2.C.2 (“Subproject 6(b)”).

4.
The Contract Price is not adjusted by this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00015)........................................................................................................................................
$
(18,533,194
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,359,379

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
—

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,359,379

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00015)........................................................................................................................................
$
458,089,929

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,089,929

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,089,929

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,449,308

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
—

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,449,308

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): N/A

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): N/A

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
January 31, 2020
 
January 31, 2020
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Construction Doc Fender Guards and LP Fuel Gas Overpressure Interlock
PROJECT NAME:  Sabine Pass LNG Stage 4 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 7, 2018
CHANGE ORDER NUMBER: CO-00017

DATE OF CHANGE ORDER: March 18, 2020

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this change order reflects Contractor’s cost to
install a total of eight (8) pneumatic fender guards and ancillary material at
the SPL Construction Dock as requested by Owner via Letter No. SPL4-BE-C20-003.

2.
In accordance with Section 6.1 of the Agreement (Change Orders Requested by
Owner), the Parties agree this change order reflects Contractor’s cost to add an
interlock control system to close 46XV-22047 on high pressure to the LP Fuel Gas
Knock Out Drum 46V-2202 as requested by Owner via Letter No. SPL4-BE-C20-002.

3.
The detailed cost breakdown for this Change Order is detailed in Exhibits A1 and
A2 of this Change Order.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(a)
1.
The original Contract Price Applicable to Subproject 6(a)
was.................................................................
$
2,016,892,573

2.
Net change for Contract Price Applicable to Subproject 6(a) by previously
authorized Change Orders
(#00001-#00016)........................................................................................................................................
$
(18,533,194
)
3.
The Contract Price Applicable to Subproject 6(a) prior to this Change Order
was...................................
$
1,998,359,379

4.
The Contract Price Applicable to Subproject 6(a) will be increased by this
Change Order in the amount
of....................................................................................................................................................
$
163,174

5.
The Provisional Sum Applicable to Subproject 6(a) will be unchanged by this
Change Order in the amount
of....................................................................................................................................................
$
—

6.
The new Contract Price Applicable to Subproject 6(a) including this Change Order
will be...................
$
1,998,522,553

--------------------------------------------------------------------------------

Adjustment to Contract Price Applicable to Subproject 6(b)
7.
The original Contract Price Applicable to Subproject 6(b)
was................................................................
$
—

8.
Net change for Contract Price Applicable to Subproject 6(b) by previously
authorized Change Orders
(#00001-#00016)........................................................................................................................................
$
458,089,929

9.
The Contract Price Applicable to Subproject 6(b) prior to this Change Order
was..................................
$
458,089,929

10.
The Contract Price Applicable to Subproject 6(b) will be unchanged by this
Change Order...................
$
—

11.
The Provisional Sum Applicable to Subproject 6(b) will be unchanged by this
Change Order................
$
—

12.
The new Contract Price Applicable to Subproject 6(b) including this Change Order
will be...................
$
458,089,929

--------------------------------------------------------------------------------

Adjustment to Contract Price
13.
The original Contract Price was (add lines 1 and
7).................................................................................
$
2,016,892,573

14.
The Contract Price prior to this Change Order was (add lines 3 and
9)....................................................
$
2,456,449,308

15.
The Contract Price will be increased by this Change Order in the amount of (add
lines 4 and 10).........
$
163,174

16.
The new Contract Price including this Change Order will be (add lines 14 and
15)................................
$
2,456,612,482

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule for Subproject 6(a)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no
changes or impact; attach additional documentation if necessary): N/A

Adjustment to Payment Schedule for Subproject 6(a): Yes, see Exhibit B

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): N/A

Adjustment to Performance Guarantees for Subproject 6(a): N/A

Adjustment to Design Basis for Subproject 6(a): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(a): N/A

Adjustment to dates in Project Schedule for Subproject 6(b)
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no
changes or impact; attach additional documentation if necessary) N/A

Adjustment to Payment Schedule for Subproject 6(b): N/A

Adjustment to Design Basis for Subproject 6(b): N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement for Subproject 6(b): N/A
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MDR Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Maurissa D. Rogers
Owner
 
Contractor
David Craft
 
Maurissa D. Rogers
Name
 
Name
SVP E&C
 
Sr Project Manager, PVP
Title
 
Title
March 26, 2020
 
March 18, 2020
Date of Signing
 
Date of Signing