Exhibit 10.2

CHANGE ORDER FORM
April Site Closure for Cheniere Celebration

PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
CHANGE ORDER NUMBER: CO-00045

DATE OF CHANGE ORDER: April 4, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Parties agree Bechtel will temporarily close SPL Site on April 25, 2016 in
observance of Sabine Pass LNG Opening Celebration Day. No construction
activities on Site will be performed on this day.

2.
The overall cost breakdown is detailed in Exhibit A.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,900,000,000

Net change by previously authorized Change Orders (#0001-00044)
$
215,447,859

The Contract Price prior to this Change Order was
$
4,115,447,859

The Contract Price will be (increased) by this Change Order in the amount of
$
1,325,996

The new Contract Price including this Change Order will be
$
4,116,773,855

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No Project Schedule dates will be modified.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibits A and B

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
VP LNG Projects
 
Project Manager
Title
 
Title
April 27, 2016
 
April 5, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
CHANGE ORDER NUMBER: CO-00046

DATE OF CHANGE ORDER: May 17, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

The Parties agree to amend the required date for the performance of the Ship
Loading Time Test.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,900,000,000

Net change by previously authorized Change Orders (#0001-00045)
$
216,773,855

The Contract Price prior to this Change Order was
$
4,116,773,855

The Contract Price will be (increased) by this Change Order in the amount of
$
Unchanged

The new Contract Price including this Change Order will be
$
4,116,773,855

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: N/A

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: See Exhibit 1.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ SB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Sergio Buoncristiano
Owner
 
Contractor
Ed Lehotsky
 
Sergio Buoncristiano
Name
 
Name
SVP LNG E&C
 
Sr. Vice President
Title
 
Title
May 26, 2016
 
May 25, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Re-Orientation of PSV Bypass Valves

PROJECT NAME:  Sabine Pass LNG Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: November 11, 2011
CHANGE ORDER NUMBER: CO-00047

DATE OF CHANGE ORDER: May 25, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the
current PSV bypass valve orientation on Subproject 2 so that the cavity relief
vents of the PSV bypass valves are on the high pressure side of the valves. This
Change Order includes engineering hours to revise P&IDs and Isometric drawings
for Subproject 1 and Subproject 2. Subproject 1 field reorientation will be
performed by SPL at a future date.

2.
The following payment milestones in Attachment C of the Agreement will be
amended:

a.
Payment Milestone: 55.02 Progress report or equivalent shows 90% complete of
original budget quantity earned.

The milestone is hereby amended by deleting the phrase ‘original budgeted’ and
replacing with ‘current forecast’.
3.
The overall cost breakdown for this Change Order is detailed in Exhibit A.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,900,000,000

Net change by previously authorized Change Orders (#0001-00046)
$
216,773,855

The Contract Price prior to this Change Order was
$
4,116,773,855

The Contract Price will be (increased) by this Change Order in the amount of
$
12,824

The new Contract Price including this Change Order will be
$
4,116,786,679

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit B

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
June 16, 2016
 
May 25, 2016
Date of Signing
 
Date of Signing