Exhibit 10.4

CHANGE ORDER FORM

Performance and Attendance Bonus (PAB) Incentive Program Provisional Sum
PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00005

DATE OF CHANGE ORDER: March 16, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Parties agree Bechtel will implement a Performance and Attendance Bonus (PAB)
Incentive Program to attract and retain qualified craft beginning the first
regular pay period of 2016 through Substantial Completion of Subproject 5. The
overall PAB Incentive Program will be comprised of two separate programs.
Program 1 will apply to all SPL 3 direct-hire craft workers. Program 2 will
apply to all SPL 3 core direct-hire crafts in the following classifications:
electrician, instrument technician, millwright, friction operator, pipefitter,
rigger, and welder. The Provisional Sum amount for Program 1 PAB and Program 2
PAB is $36.9 million. Further details regarding the PAB Incentive Programs 1 and
2 are detailed in Exhibit A of this Change Order.

2.
Bechtel will invoice SPL at the beginning of each quarter, the maximum
achievable incentive amount for that quarter. Semi-annually the Parties will
reconcile the previous two quarter’s invoiced amount against the total cost of
the PAB Incentive Program in the same two quarters. Any variance will be
included with the next applicable invoice.

3.
PAB quarterly goals will be set with the intention to achieve target schedule
progress and attendance goals. PAB amounts will be paid to qualified craft
members on a quarterly basis. Bechtel will pay the craft 50% of the earned PAB
and retain the remaining 50% of the PAB in escrow through the duration of the
employee’s work on SPL 3. Payment parameters and milestone examples are
summarized in Exhibit A.

4.
Attachment EE of the Agreement is hereby amended by adding Section 2.5 Craft
Incentive & Retention Program Provisional Sum.

2.5 Craft Incentive & Retention Program Provisional Sum
The Aggregate Provisional Sum contains a Provisional Sum of Thirty Six Million
Nine Hundred Thousand U.S. Dollars (U.S$36,900,000) for craft compensation in
order to attract and retain qualified craft. If the actual Performance and
Attendance Bonus (PAB) Incentive Program Cost under this Agreement is less than
the Performance and Attendance Bonus (PAB) Incentive Program Provisional Sum,
Owner shall be entitled to a Change Order reducing the Contract Price by such
difference. If the actual Performance and Attendance Bonus (PAB) Incentive
Program Cost under this Agreement is greater than the Performance and Attendance
Bonus (PAB) Incentive Program Provisional Sum, Contractor shall be entitled to a
Change Order increasing the Contract Price by such difference.

5. The Aggregate Provisional Sum specified in Article 7.1A of the Agreement
prior to this Change Order was $269,090,060. This Change Order will increase the
Aggregate Provisional Sum amount by $36,900,000 and the new value shall be
$305,990,060.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00004)
$
(34,843,025
)
The Contract Price prior to this Change Order was
$
2,952,156,975

The Contract Price will be (increased) by this Change Order in the amount of
$
36,900,000

The new Contract Price including this Change Order will be
$
2,989,056,975

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary). N/A

Adjustment to Payment Schedule: Yes.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
VP LNG Projects
 
Project Manager
Title
 
Title
April 19, 2016
 
March 16, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM

Additional Bechtel Hours to Support RECON, Temporary Access Rd., Addition of
Flash Liquid Expander, Removal of Vibration Monitor System, To-Date
Reconciliation of Soils Preparation Provisional Sum

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00006

DATE OF CHANGE ORDER: March 22, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will be compensated
for additional hours to support SPL-directed changes to the soil stabilization
subcontractor’s (RECON) work.

2.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will construct a
temporary road to enable access for the piling subcontractor to the Train 5 and
surrounding areas. The location of this change is depicted in Exhibit A of this
Change Order.

3.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will engineer and
design for the addition of a Flash Liquid Expander (FLE). Scope includes the
piles and connections/penetrations in the Methane Cold Box. The location of the
FLE is depicted in Exhibit B of this Change Order.

4.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will remove the
Vibration Monitor System scope, various workstations, consoles, and printers
from the SPL 3 scope.

a.
The Existing & Stages 1 and 2 Liquefaction Facility Labor Provisional Sum value
was *** U.S. Dollars (U.S. $***) and *** (***) hours. These values will be
amended and the new values shall be *** U.S. Dollars (U.S. $***) and *** (***)
hours.

5.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will reconcile the
Soils Preparation Provisional Sum for deductions for SPL scope and drawing
revisions.

a.
The previous Soils Preparation Provisional Sum was *** U.S. Dollars (U.S. $***).
This value will be amended and the new value shall be *** U.S. Dollars (U.S.
$***).

6.
The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior
to this Change Order was $305,990,060. This value will be reduced by $5,498,381
and the new value shall be $300,491,679.

7.
The cost breakdown for these scopes of work are detailed in Exhibit C of this
Change Order.

8.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit D of this Change
Order.

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00005)
$
2,056,975

The Contract Price prior to this Change Order was
$
2,989,056,975

The Contract Price will be (increased) by this Change Order in the amount of
$
(4,740,195
)
The new Contract Price including this Change Order will be
$
2,984,316,780

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary). N/A

Adjustment to Payment Schedule: Yes. See Exhibit D.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
VP LNG Projects
 
Project Manager
Title
 
Title
April 19, 2016
 
March 22, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Additional Support for FERC Document Requests

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00007

DATE OF CHANGE ORDER: May 10, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will be compensated
via this Change Order for FERC related support hours. Attachment A, Section 9.2
of the Agreement states:

“Any (i) FERC related support provided by Contractor exceeding two thousand five
hundred (2,500) man hours or (ii) additional Work required by FERC that is not
contemplated in this Scope of Work shall be subject to a Change Order to the
extent such excess support or additional Work adversely impacts (i) Contractor
cost of performance of the Work; (ii) Contractor’s ability to perform the Work
in accordance with the Project Schedule or (iii) Contractor’s ability to perform
any obligation under the Agreement.”

This language is amended and will be replaced by the following:

“Any (i) FERC related support provided by Contractor exceeding ten thousand
three hundred and thirty (10,330) man hours or (ii) additional Work required by
FERC that is not contemplated in this Scope of Work shall be subject to a Change
Order to the extent such excess support or additional Work adversely impacts (i)
Contractor cost of performance of the Work; (ii) Contractor’s ability to perform
the Work in accordance with the Project Schedule or (iii) Contractor’s ability
to perform any obligation under the Agreement.”

2.
The cost breakdown for this scope of work is detailed in Exhibit A of this
Change Order.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00006)
$
(2,683,220
)
The Contract Price prior to this Change Order was
$
2,984,316,780

The Contract Price will be (increased) by this Change Order in the amount of
$
1,558,953

The new Contract Price including this Change Order will be
$
2,985,875,733

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary). N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

--------------------------------------------------------------------------------

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
June 16, 2016
 
May 5, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Water System Scope Changes and Seal Design & Seal Gas Modification

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00008

DATE OF CHANGE ORDER: May 4, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the
potable water system to remove the UV and Sodium Hypochlorite Injection Packages
and to source the water for the potable water distribution directly from the
City of Port Arthur pipeline with a 24” water tie-in pipe. The Reverse Osmosis
(RO) Feedwater Dump and RO Reject will be rerouted to the outfall. Exhibit A of
this Change Order depicts these changes.

2.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the Seal
Gas Recovery System design to include small bore piping and control logic
interface updates. Bechtel’s subcontractor will modify the refrigeration
compressors to include new control valves, control logic updates, and interface
updates. Exhibit B of this Change Order depicts these changes.

3.
The cost breakdown for these scopes of work are detailed in Exhibit C of this
Change Order.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit D of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00007)
$
(1,124,267
)
The Contract Price prior to this Change Order was
$
2,985,875,733

The Contract Price will be (increased) by this Change Order in the amount of
$
(783,454
)
The new Contract Price including this Change Order will be
$
2,985,092,279

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary). N/A

Adjustment to Payment Schedule: Yes. See Exhibit D.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
June 16, 2016
 
May 5, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Re-Orientation of PSV Bypass Valves

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00009

DATE OF CHANGE ORDER: May 17, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will modify the
current PSV bypass valve orientation on Subproject 5 so that the cavity relief
vents of the PSV bypass valves are on the high pressure side of the valves.

2.
The cost breakdown for this Change Order is detailed in Exhibit A.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00008)
$
(1,907,721
)
The Contract Price prior to this Change Order was
$
2,985,092,279

The Contract Price will be (increased) by this Change Order in the amount of
$
14,933

The new Contract Price including this Change Order will be
$
2,985,107,212

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified):

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary). N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
June 16, 2016
 
May 17, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Deletion of Chlorine Analyzer

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00010

DATE OF CHANGE ORDER: June 15, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will remove the
Chlorine Analyzer on the potable water distribution line from its Scope of Work
to accommodate the removal of the Hypochlorite Injection Package that was
included in Change Order 008. Exhibit A of this Change Order depicts this
change.

2.
The cost breakdown for this Change Order is detailed in Exhibit B.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
2,987,000,000

Net change by previously authorized Change Orders (#0001-00009)
$
(1,892,788
)
The Contract Price prior to this Change Order was
$
2,985,107,212

The Contract Price will be (increased) by this Change Order in the amount of
$
(72,336
)
The new Contract Price including this Change Order will be
$
2,985,034,876

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary).

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

--------------------------------------------------------------------------------

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
June 30, 2016
 
June 16, 2016
Date of Signing
 
Date of Signing