Exhibit 10.3

CHANGE ORDER FORM

System Inspection Isometrics

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00033

DATE OF CHANGE ORDER: May 24, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, the Parties agree Contractor shall develop
inspection piping isometrics to facilitate system inspections. The inspection
piping isometrics are to be developed within six months following approval of
this Change Order.

2.
The work pursuant to this Change Order is not a condition to and will not
prevent the achievement of Stage 3 Substantial Completion or impact the Stage 3
Defect Correction Period.

3.
The cost breakdown for this Change Order is detailed in Exhibit A.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was........................................................................................................................
$
2,987,000,000

Net change by previously authorized Change Orders
(#00001-00032)............................................................
$
105,739,177

The Contract Price prior to this Change Order
was..........................................................................................
$
3,092,739,177

The Contract Price will be increased by this Change Order in the amount
of..................................................
$
879,340

The new Contract Price including this Change Order will
be..........................................................................
$
3,093,618,517

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ BT_ Contractor s/ EL_ Owner

--------------------------------------------------------------------------------

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
June 8, 2018
 
May 24, 2018
Date of Signing
 
Date of Signing

                                

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Site Evacuation

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00034

DATE OF CHANGE ORDER: May 31, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, the Parties agree Owner shall pay Contractor
Three Hundred Eleven Thousand Nine U.S. Dollars (U.S. $311,009) for craft and
field non-manual costs incurred during the Site evacuation on April 26, 2018.
The Site evacuation was in response to an emergency event in the Existing
Facility.

2.
The cost breakdown for this Change Order is detailed in Exhibit A.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was........................................................................................................................
$
2,987,000,000

Net change by previously authorized Change Orders
(#00001-00033)............................................................
$
106,618,517

The Contract Price prior to this Change Order
was..........................................................................................
$
3,093,618,517

The Contract Price will be increased by this Change Order in the amount
of..................................................
$
311,009

The new Contract Price including this Change Order will
be..........................................................................
$
3,093,929,526

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
s/ BT_ Contractor s/ EL_ Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

--------------------------------------------------------------------------------

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
June 19, 2018
 
May 31, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

Existing & Stages 1 and 2 Liquefaction Facility Provisional Sum True-Up

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00035

DATE OF CHANGE ORDER: June 7, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Change Order CO-00020, dated March 29, 2017, increased the Existing & Stages 1
and 2 Liquefaction Facility Labor Provisional Sum specified in Article 2.2 of
Attachment EE, Schedule EE-2 of the Stage 3 Agreement to U.S. $57,307,342 and
415,131 hours. This Change Order decreases the Existing & Stages 1 and 2
Liquefaction Facility Labor Provisional Sum by $33,007,589 and 225,357 hours.
The new Existing & Stages 1 and 2 Liquefaction Facility Labor Provisional Sum is
Twenty-Four Million, Two Hundred Ninety-Nine Thousand, Seven Hundred Fifty-Three
U.S. Dollars ($24,299,753) and 189,774 hours.

2.
The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior
to this Change Order was $324,346,437. This Change Order decreases the Aggregate
Provisional Sum amount by $33,007,589 resulting in a new value is $291,338,848.

3.
The cost breakdown for this Change Order is detailed in Exhibit A.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was........................................................................................................................
$
2,987,000,000

Net change by previously authorized Change Orders
(#00001-00034)............................................................
$
106,929,526

The Contract Price prior to this Change Order
was..........................................................................................
$
3,093,929,526

The Contract Price will be increased by this Change Order in the amount
of..................................................
$
(33,007,589
)
The new Contract Price including this Change Order will
be..........................................................................
$
3,060,921,937

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:

--------------------------------------------------------------------------------

s/ BT_ Contractor s/ EL_ Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
June 19, 2018
 
June 7, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM

General Electric, Instrument, and Valve Spares

PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: May 4, 2015
CHANGE ORDER NUMBER: CO-00036

DATE OF CHANGE ORDER: June 7, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Contractor will provide Owner
the General Electric, instrument and valve spare parts and tools listed in
Exhibit A.

2.
The cost breakdown for this Change Order is detailed in Exhibit B.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was........................................................................................................................
$
2,987,000,000

Net change by previously authorized Change Orders
(#00001-00035)............................................................
$
73,921,937

The Contract Price prior to this Change Order
was..........................................................................................
$
3,060,921,937

The Contract Price will be increased by this Change Order in the amount
of..................................................
$
536,563

The new Contract Price including this Change Order will
be..........................................................................
$
3,061,458,500

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
s/ BT_ Contractor s/ EL_ Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by

--------------------------------------------------------------------------------

this and any previously issued Change Orders, all other terms and conditions of
the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives.
/s/ Ed Lehotsky
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
Ed Lehotsky
 
Bhupesh Thakkar
Name
 
Name
SVP LNG E&C
 
Senior Project Manager
Title
 
Title
June 19, 2018
 
June 7, 2018
Date of Signing
 
Date of Signing