Exhibit 10.4

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Revised Buildings to Include Jetty and Geo-Tech Impact to Buildings

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00005

DATE OF CHANGE ORDER: June 4, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will implement design
changes to accommodate additional buildings and parking space at Site to support
operation and maintenance of the Facility. Changes include the following which
are depicted in Exhibits A and A-1(a-d):

a.
A new auxiliary material storage warehouse for storage of waste oil and
miscellaneous chemicals (Exhibit A.1(a));

b.
A new warehouse for GE spare parts (Exhibit A.1(b));

c.
An enlarged maintenance building (Exhibit A.1(c));

d.
A jetty security building (Exhibit A.1(d));

e.
Concrete slabs location shown on (Exhibit A as 1(e));

f.
Updated drawings to reflect the revised location of the fuel station location
shown on (Exhibit A as 1(f)).

2.
Per Article 6.1.B of the Agreement, Parties agree, based on Geotechnical data
revealing that new building sites indicate a high potential for soil swell,
Bechtel remove soil to a depth of 4-4.5 ft. (depending on building) below
existing grade and replace it with structural fill. This change is being made to
comply with the 100 year FEMA Base Flood Elevation requirement. Buildings
affected by this Change are:

a.
Warehouses 1 and 2;

b.
Auxiliary Material Storage Shelter;

c.
Jetty Security Building;

d.
Water Treatment Building.

3.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit B and Milestone adjustments are detailed in Exhibit C.

4.
The adjustments to the Aggregate Equipment Price and Aggregate Labor and Skills
Price are as follows:

a.
The previous Aggregate Equipment Price prior to this Change Order was *** U.S.
Dollars (U.S. $***). This Change Order will amend that value and the new value
shall be *** U.S. Dollars (U.S. $***).

b.
The previous Aggregate Labor and Skills Price prior to this Change Order was ***
U.S. Dollars (U.S. $***). This Change Order will amend that value and the new
value shall be *** U.S. Dollars (U.S. $***).

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-0004)
$
398,313,655

The Contract Price prior to this Change Order was
$
7,479,143,655

The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of
$
—

The new Contract Price including this Change Order will be
$
7,526,683,383

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: No

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
5 Aug 2015
 
01-JUN-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Marine and Dredging Execution Change

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00006

DATE OF CHANGE ORDER: June 16, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
The EPC Agreement stated the execution of the Marine and Dredging scopes of work
would be completed by Bechtel subcontractors and was provided for in the
Agreement as a Provisional Sum. Per Article 6.1.B of the Agreement, Parties
agree Contractor will self-perform the engineering, procurement, and
construction of the Marine portion of this work scope. Owner will self-perform
the dredging, DMPA management of DMPA 2 (as noted in Attachment Y), dredge slope
protection, and navigational aids (offshore) and such Work will be removed from
Contractor’s scope.

a.
Exhibit A of this Change Order details the Marine drawings used to form the
basis of this Change Order.

b.
Exhibit B of this Change Order depicts the 120 ft. wide corridor which
Contractor will leave for Owner to install and maintain a dredge pipe. This
corridor is shown on Exhibit B as the “Restricted Area for Disposal Pipe.”

c.
Additional engineering is required to change the slope angle.

d.
The cost breakdowns for the scopes of work noted above are detailed in Exhibit C
of this Change Order.

e.
Milestone payments are amended as presented in Exhibit D.

2.
Article 1.1 of the Agreement is hereby modified by:

•
Deleting the term and definition of “Marine & Dredging Provisional Sum” from the
Definitions section.

3.
Article 1.1 of the Agreement is hereby modified by:

•
Deleting the term “Marine & Dredging Provisional Sum” from the definition of
“Provisional Sum”,

4.
Article 6.2.A.12 of the Agreement is hereby deleted.

5.
Article 7.1 of the Agreement is hereby amended by deleting the phrase “Marine
and Dredging Provisional Sum.”

6.
“Marine Facilities” will be removed from list of Major Subcontracts Article 1.3
of Attachment G of the Agreement.

7.
The “Marine Facilities” section as well as the listed approved subcontractors
will be removed from Article 1.7 of Attachment G of the Agreement.

8.
Article 2 of Schedule EE-2 in Attachment EE of the Agreement hereby modified by:

•
Deleting the term “Marine & Dredging Provisional Sum” from the Introduction
paragraph.

9.
Article 2.2 of Schedule EE-2 in Attachment EE of the Agreement will be deleted
to remove reference to, and the description of, the “Marine & Dredging
Provisional Sum.”

10.
The adjustments to the Aggregate Equipment Price, Aggregate Labor and Skills
Price, and Aggregate Provisional Sum are as follows:

--------------------------------------------------------------------------------

a.
The previous Aggregate Equipment Price prior to this Change Order was *** U.S.
Dollars (U.S. $***). This Change Order will amend that value and the new value
shall be *** U.S. Dollars (U.S. $***).

b.
The previous Aggregate Labor and Skills Price prior to this Change Order was **
U.S. Dollars (U.S. $***). This Change Order will amend that value and the new
value shall be *** U.S. Dollars (U.S. $***).

c.
The Aggregate Provisional Sum specified in Article 7.1C of the Agreement prior
to this Change Order was Five Hundred Sixty Three Million, Nine Hundred Eighty
Three Thousand, Twenty Two U.S. Dollars (U.S. $563,983,022). This Change Order
will amend that value and the new value shall be Three Hundred Eighty One
Million, Nine Hundred Ninety Two Thousand, Four Hundred Forty Six U.S. Dollars
(U.S. $381,992,446).

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-0005)
$
445,853,383

The Contract Price prior to this Change Order was
$
7,526,683,383

The Aggregate Equipment Price will be decreased by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be decreased by this Change Order in
the amount of
$
***

The Aggregate Provisional Sum will be decreased by this Change Order in the
amount of
$
***

The new Contract Price including this Change Order will be
$
7,503,963,846

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: No

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.
 

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
9/28/2015
 
16-Jun-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Temporary Laydown Areas, AEP Substation Relocation, Power Monitoring System for
Substation, Bollards for Power Line Poles, Multiplex Interface for AEP Hecker
Station

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00007

DATE OF CHANGE ORDER: June 30, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Contractor will design the
drainage for the portions of the temporary facilities listed below to meet
FEMA-defined 100 year base flood elevation, and this is detailed in Exhibit A:

a.
Berryman section (53.86 acres) will drain into La Quinta ditch and Green’s Bayou
through 4 new outfalls;

b.
The Port Laydown (110 acres) will drain into La Quinta ditch and Green’s Bayou
through four (4) new outfalls;

c.
The Cotton Warehouse Laydown (25.02 acres) will drain into Green’s Bayou through
two (2) new outfalls;

d.
Additionally, Contractor will remove the underground piping, electrical, and
communication works for the temporary facilities on the 110 acre Port Laydown.

e.
Contractor will increase the culvert sizes for culverts 100, 101, 102, and 103
to include headwall structures.

2.
Per Article 6.1.B of the Agreement, Parties agree Contractor will extend the
overhead transmission line (additional 3,000 LF) to connect the Site to the
revised location of the AEP Hecker Station tie-in shown in Exhibit B.

3.
Parties agree Contractor will utilize a stand-alone power monitoring system
(including an HMI) that will monitor switchgear relays, breaker status, and
running amperes. Specifications include:

a.
Re-programmable Relays from a remote location;

b.
Graphics and power displays available at HMI;

c.
Alarms will signal at the HMI;

d.
The HMI will be capable of archiving events for a minimum of five (5) years.

4.
Parties agree Contractor will install four (4) bollards per pole around the
power line poles along La Quinta Rd. Exhibit C of this Change Order depicts the
location of this scope.

5.
Parties agree Contractor will add two (2) multiplexer (MUX) interfaces to
interconnect the Owner and AEP 138kV switchgear to drive the fiber optic lines.
This scope includes the addition of equipment and communication technology to
provide a fiber optic path between AEP at the Hecker Station and the CCL Site.
Contractor will also add an additional pole top Optical Ground Wire with fiber
optic cores and associated underground fiber optic lines.

6.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit D.

--------------------------------------------------------------------------------

7.
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit E of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-0006)
$
423,133,846

The Contract Price prior to this Change Order was
$
7,503,963,846

The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***

The new Contract Price including this Change Order will be
$
7,525,376,502

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-0006)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-0006)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Attachment E of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

--------------------------------------------------------------------------------

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Project Manager
Title
 
Title
11 August 2015
 
30-June-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
West Jetty Shroud and Fencing, Temporary Strainers on Loading Arms, Breasting
and Mooring Analysis, Addition of Crossbar from Platform at Ethylene Bullets to
Platform for PSV Deck, Reduction of Vapor Fence at Bed 22, Relocation of Gangway
Tower, Changes in Dolphin Size

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00008

DATE OF CHANGE ORDER: July 28, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Contractor will add a shroud
over the LNG lines in the jetty area and a vapor fence on the trestle over the
water line. The scope includes the shroud, catwalks, catwalk crossovers, vapor
fence, and fire and gas detection system for the shroud. This change is based on
the FERC/DOT requirements to prevent vapor dispersion from reaching the Owner’s
property boundary at a flammable level from a hole in the LNG transfer line that
is 1/3 the diameter of the transfer line. Specifics of the shroud include:

a.
The shroud will be designed to prevent a jet of LNG from a 10” diameter hole at
any angle on the pipe from reaching the waterways;

b.
The shroud will be designed to withstand design wind conditions and shall also
be designed to be removed for inspection and maintenance of the LNG lines;

c.
The shroud will be attached to support columns that are spaced along the length
of the shroud to allow air circulation;

d.
The jetty vapor fence shall be 12 feet high.

e.
Details of this scope change are shown in Exhibit A of this Change Order.

2.
Per Article 6.1.B of the Agreement, Parties agree Contractor will install
temporary strainers for each of the three (3) LNG transfer arms. The strainers
will take the following into consideration:

a.
Strainers shall be robust and fit for purpose to avoid damage;

b.
Strainers shall be accessible and able to be removed, cleaned, and reinstalled
quickly enough to accommodate scheduled ship loading;

c.
Contractor to ensure there are facilities for draining, purging, and warming of
each section of the line;

d.
Suitable pressure gauges shall be installed in appropriate locations to indicate
condition of strainers.

e.
Details of this scope change are shown in Exhibit B of this Change Order.

3.
Per Article 6.1.B of the Agreement, Parties agreed Contractor shall complete an
updated Breasting/Mooring analysis to validate FEED layout/mooring equipment for
an updated range of sizes in LNG vessels. As a result of changes in vessels,
changes to fender specifications and panel size are required. In order to meet
the Owner’s requested fender contact pressure of 3.48ksf, Contractor will change
the fender system to SCN 2000 E1.2.

4.
Per Article 6.1.B of the Agreement, Parties agree Contractor will add a
crossover platform from the Ethylene Storage Drum

--------------------------------------------------------------------------------

platform to the PSV platform. This change is depicted in Exhibit C of this
Change Order.

5.
Per Article 6.1.B of the Agreement, Parties agree Contractor shall remove from
its scope of work the requirement for vapor fencing on the Owner’s property line
alongside Bed 22. Owner will be responsible for this scope of work. A depiction
of this scope change is shown in Exhibit D of this Change Order.

6.
Per Article 6.1.B of the Agreement, Parties agree that to avoid clashing between
Loading Arm (A) and the Gangway Tower and Loading Arm (D) and the fire monitor
tower, Contractor will relocate the gangway tower. Specifications of this
relocation are:

a.
Gangway central column will be offset by 7 feet 10 inches from the centerline of
the turntable. The turntable is 26’7” away from the south edge of the platform
(ship side);

b.
The turntable will be moved closer to the gangway central column (6’11” instead
of 8’9”);

c.
Re-orient the gangway access stairs and landing platform 90 degrees for clear
access way and to avoid clashing with the dry chemical skid;

d.
Move the fire monitor tower 6 feet away from Loading Arm (D).

e.
Exhibit E of this Change Order depicts this scope change.

7.
Per Article 6.1.B of the Agreement, Parties agree Contractor will increase the
size of the Breasting and Mooring dolphins. The dolphin cap sizes will be
designed at the following minimums:

a.
Breasting Dolphin: 25’ x 28’;

b.
Mooring Dolphin: 28’ x 28’;

c.
Contractor will also center the mooring hooks and capstan on the dolphins.

d.
Exhibit F of this Change Order depicts this scope change.

8.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit G.

9.
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit H of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-0007)
$
444,546,502

The Contract Price prior to this Change Order was
$
7,525,376,502

The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of
$
—

The new Contract Price including this Change Order will be
$
7,540,978,278

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-0007)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-0007)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit H of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
11 Aug 2015
 
28-July-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Post FEED Studies

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00009

DATE OF CHANGE ORDER: July 1, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Contractor will incorporate
the following base design changes into its detailed design:

a.
The gas turbines will be supplied with a three (3) stage filter arrangement
utilizing Camfil filters and include the inlet housing modifications and
structural steel required to accommodate the three stage filters. The Camfil
filters are preferred by Owner as stated in Exhibit A.

b.
An additional backup fuel gas line will be installed from the pipeline inlet to
all flare pilots to provide protection in the event of an outage. The details of
this scope of work are depicted in Exhibit B of this Change Order.

c.
Contractor to install smokeless flares utilizing forced air to comply with TCEQ
and EPA requirements as depicted in Exhibit C of this Change Order.

d.
Modify the design of the OSBL and Jetty Impoundment Basins to include storm
water pumps which will allow for removal of the following:

i.
Contents of the basin within four (4) hours;

ii.
25% of the rain flow from a ten (10) year storm, one (1) hour storm, in one (1)
hour.

iii.
Exhibit D of this Change Order depicts details of this scope of work.

e.
Modify the drawings to show isolation of the loading lines at the LNG Transfer
Arms as depicted in Exhibit E of this Change Order.

f.
Contractor to design 366 feet of additional vapor fencing between the
demountable flare and the OSBL rack that runs to the Marine facilities as agreed
to with Owner and depicted in Exhibit F.

g.
Contractor will space smaller oil-filled transformers (less than 500 gallons of
oil) at a minimum distance of 5 feet from each other and from the substation.
Larger transformers will be placed at a distance of at least 15 feet from each
other and from the substation to facilitate maintenance. The details of this
path forward are depicted in Exhibit G.

2.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit H.

3.
Schedules C-1 and C-3 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit I of
this Change Order.

4.
The following Exhibits are incorporated into this Change Order:

Exhibit A - Camfil Approval
Exhibit B - Backup Fuel Gas Line Scope

--------------------------------------------------------------------------------

Exhibit C - Smokeless Air Installation Scope
Exhibit D - Implementation of the OSBL and Jetty Impoundment Scope
Exhibit E - Isolation of Loading Line Scope
Exhibit F - Vapor Fence Additions
Exhibit G - Transformer Spacing Scope
Exhibit H - Cost Breakdown of Change Order
Exhibit I - Adjustment to Payment Schedule

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (00001-00008)
$
460,148,278

The Contract Price prior to this Change Order was
$
7,540,978,278

The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of
$
—

The new Contract Price including this Change Order will be
$
7,557,364,259

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-0008)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be increased by this Change Order in the
amount of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-0008)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit I of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
11 Aug 2015
 
01-JUL-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Additional Post FEED Studies, Feed Gas ESD Valve Bypass, Flow Meter on Bog Line,
Additional Simulations,
FERC #43

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00010

DATE OF CHANGE ORDER: July 1, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Contractor will incorporate
the following base design changes into its detailed design:

a.
Implement design changes to route the primary seal gas on each of the
refrigerant compressors to the compressor suction making it the primary
destination of the seal gas.

b.
Implement design changes to remove the current nitrogen generation package and
the back-up liquid N2 package from the scope of work. Control valve let-down
stations will be required to reduce the Air Liquid nitrogen pressure from the
pipeline. Contractor will redesign the Site layout to provide space, tie-in to
the N2 pipeline, foundation required for the pressure reducing control valve
stations, and temporary use of the 13,000 gallon liquid nitrogen dewar with
vaporizer.

c.
Implement design changes to provide an on-site aerobic sanitary sewage system.
Sludge shall be removed by truck with the layout allowing for a future lift
station. The effluent will be routed to the Water Treatment Plant with a backup
to the Filtered/RO reject sump.

d.
Exhibit A details these scope changes.

2.
Per Article 6.1.B of the Agreement, Parties agree Contractor will add a 36” XV
valve parallel to the Inlet Feed Gas ESD Valve to avoid a potential trip of
three LNG trains when performing the DOT required annual stroke test of the
Inlet Feed Gas ESD Valve. Exhibit B details this scope change.

3.
Per Article 6.1.B of the Agreement, Parties agree Contractor will add flow and
temperature measurement panels for the BOG line from the LNG tanks to comply
with FERC requirements. Exhibit C of this Change Order depicts the locations for
the measurement panels.

4.
Per Article 6.1.B of the Agreement, Parties agree Contractor conducted
additional simulations to determine the LNG production for a DLE recycle case
run at 98 degrees Fahrenheit. Based on the results, Contractor will run an
additional simulation at an agreed-upon temperature with Owner.

5.
Per Article 6.1.B of the Agreement, Parties agree Contractor will ensure that
the design for piping and piping nipples for hazardous fluids 2 inches or less
in diameter will be no less than schedule 160 for carbon steel and no less than
schedule 80 for stainless steel and will be designed to withstand external
loads, including vibrational loads in the vicinity of rotating equipment and
operator live loads in areas accessible by operators. This change is to comply
with the FERC Final EIS.

6.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit D.

7.
Schedules C-1 and C-3 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit E of
this Change Order.

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-0009)
$
476,534,259

The Contract Price prior to this Change Order was
$
7,557,364,259

The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of
$
—

The new Contract Price including this Change Order will be
$
7,563,798,282

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-0009)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-0009)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be increased by this Change Order in
the amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. Exhibit E of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change

--------------------------------------------------------------------------------

reflected in this Change Order upon the Changed Criteria and shall not be deemed
to compensate Contractor fully for such change. Initials: ____ Contractor ____
Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
11 Aug 2015
 
01-JULY-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Credit to EPC Contract Value for TSA Work

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00011

DATE OF CHANGE ORDER: July 7, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.2.B of the Agreement, Parties agree Contractor will credit the EPC
contract value for home office professional services and third party engineering
work completed under the Bechtel and Cheniere Technical Services Agreement,
dated December 21, 2011. Exhibit A provides the backup to support this credit.

2.
Schedules C-1 and C-3 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit B of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-00010)
$
482,968,282

The Contract Price prior to this Change Order was
$
7,563,798,282

The Aggregate Equipment Price will be unchanged by this Change Order in the
amount of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of
$
—

The new Contract Price including this Change Order will be
$
7,499,394,953

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-00010)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-00010)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit B of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MB Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Maria K. Brady
Owner
 
Contractor
Ed Lehotsky
 
Maria K. Brady
Name
 
Name
VP LNG Projects
 
Senior Vice President
Title
 
Title
Aug 14, 2015
 
07-JULY-2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Reduction of Provisional Sum for Operating Spares, Liquid Condensate Tie-In,
Automatic Shut-Off Valve in Condensate Truck Fill Line, Firewater Monitor and
Hydrant Coverage Test.

PROJECT NAME:  Corpus Christi Stage 1 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 6, 2013
CHANGE ORDER NUMBER: CO-00012

DATE OF CHANGE ORDER: August 11, 2015

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Per Article 6.1.B of the Agreement, Parties agree Owner, not Contractor, will
procure operating spare parts. Accordingly, the Provisional Sum for Spare Parts
will be reduced from $12,272,221 to $0.

2.
Per Article 6.1.B of the Agreement, Parties agree Contractor will increase the
condensate pump head and motor size for the condensate transport line tie-in to
the east of the Site. The location of tie-in is depicted in Exhibit A of this
Change Order.

3.
Per Article 6.1.B of the Agreement, Parties agree Contractor will install an
automatic shut-off valve in the condensate truck fill line. The valve will be
fire safe with a fail closed position. This change is in response to FERC
direction and depicted in Exhibit B of this Change Order.

4.
Per Article 6.1.B of the Agreement, Parties agree Contractor will conduct tests
for fire water hydrant monitors and fire monitors, including elevated
oscillating monitors. The test will verify the coverage of the firewater
monitors and the hydrant monitors by testing the elevation and the distance of
the water arc in a single, predetermined direction as indicated in Exhibit C of
this Change Order.

5.
The cost breakdowns for the scopes of work noted above in this Change Order are
detailed in Exhibit D.

6.
Schedules C-1 and C-3 (Milestone Payment Schedule) of Attachment C of the
Agreement will be amended by including the milestone(s) listed in Exhibit E of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
7,080,830,000

Net change by previously authorized Change Orders (0001-00011)
$
418,564,953

The Contract Price prior to this Change Order was
$
7,499,394,953

The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***

The new Contract Price including this Change Order will be
$
7,487,110,941

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price was
$
***
Net change by previously authorized Change Orders (0001-00011)
$
***
The Aggregate Equipment Price prior to this Change Order was
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of
$
***
The new Aggregate Equipment Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price was
$
***
Net change by previously authorized Change Orders (0001-00011)
$
***
The Aggregate Labor and Skills Price prior to this Change Order was
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of
$
***
The new Aggregate Labor and Skills Price including this Change Order will be
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum was
$
950,561,351

Net change by previously authorized Change Orders (0001-00011)
$
(568,568,905
)
The Aggregate Provisional Sum prior to this Change Order was
$
381,992,446

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of
$
(12,272,221
)
The new Aggregate Provisional Sum including this Change Order will be
$
369,720,225

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit E of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ MV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

--------------------------------------------------------------------------------

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Michael VanderMate
Owner
 
Contractor
Ed Lehotsky
 
Michael VanderMate
Name
 
Name
VP LNG Projects
 
Project Manager
Title
 
Title
9/22/2015
 
11 AUG 2015
Date of Signing
 
Date of Signing