Exhibit 10.2

CHANGE ORDER FORM

Additional Support for FERC Document Requests

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00024

DATE OF CHANGE ORDER: June 20, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel will be compensated
via this Change Order for FERC related support hours. Attachment A, Section 9.2
of the Agreement states:

“Any (i) FERC related support provided by Contractor exceeding one thousand
(1,000) man hours or (ii) additional Work required by FERC that is not
contemplated in this Scope of Work shall be subject to a Change Order to the
extent such excess support or additional Work adversely impacts (i) Contractor
cost of performance of the Work; (ii) Contractor’s ability to perform the Work
in accordance with the Project Schedule or (iii) Contractor’s ability to perform
any obligation under the Agreement.”
This language is amended and will be replaced by the following:
“Any (i) FERC related support provided by Contractor exceeding two thousand five
hundred (2,500) man hours or (ii) additional Work required by FERC that is not
contemplated in this Scope of Work shall be subject to a Change Order to the
extent such excess support or additional Work adversely impacts (i) Contractor
cost of performance of the Work; (ii) Contractor’s ability to perform the Work
in accordance with the Project Schedule or (iii) Contractor’s ability to perform
any obligation under the Agreement.”

1.
The cost breakdown for this scope of work is detailed in Exhibit A of this
Change Order.

2.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00023)
$
32,078,647

The Contract Price prior to this Change Order was
$
3,801,078,647

The Contract Price will be (increased) by this Change Order in the amount of
$
271,500

The new Contract Price including this Change Order will be
$
3,801,350,147

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

--------------------------------------------------------------------------------

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
August 8, 2016
 
June 21, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
N2 Supply for High Pressure Tightness Test During Commissioning and Startup

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00025

DATE OF CHANGE ORDER: July 12, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Per Article 6.1.B of the Agreement, Parties agree Bechtel that, in lieu of using
plant air for the leak test and purging the pipe with low pressure nitrogen
currently on Site, Bechtel will use high pressure nitrogen during system leak
testing for pre-commissioning and startup.

2.
The following payment milestones in Attachment C of the Agreement will be
amended:

a.Payment Milestone: 42.01 Subproject 3 - Deliver 90-Day Notice for RFSU to
Cheniere will be deleted and replaced with:
42.01 Subproject 3 - Deliver 120-Day Notice for RFSU to Cheniere

b.Payment Milestone 51.01 Subproject 4 - Deliver 90-Day Notice for RFSU to
Cheniere will be deleted and replaced with:
51.01 Subproject 4 - Deliver 120-Day Notice for RFSU to Cheniere

3.
The cost breakdown for this scope of work is detailed in Exhibit A of this
Change Order.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00024)
$
32,350,147

The Contract Price prior to this Change Order was
$
3,801,350,147

The Contract Price will be (increased) by this Change Order in the amount of
$
645,171

The new Contract Price including this Change Order will be
$
3,801,995,318

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
August 8, 2016
 
July 12, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Addition of Check Valves to Condensate Lines

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00027

DATE OF CHANGE ORDER: July 29, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Per Article 6.1.B of the Agreement, Parties agree that Bechtel will design and
procure a check valve for SPL installation on Subproject 1, and Bechtel will
design, procure and install check valves on Subprojects 2, 3 and 4. Exhibit A of
this Change Order depicts these changes.

2.
The cost breakdown for this scope of work is detailed in Exhibit B of this
Change Order.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00026)
$
89,995,318

The Contract Price prior to this Change Order was
$
3,858,995,318

The Contract Price will be (increased) by this Change Order in the amount of
$
65,053

The new Contract Price including this Change Order will be
$
3,859,060,371

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
August 18, 2016
 
July 29, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER FORM
Additional Professional Services Support Hours for the Flare System Evaluation

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00028

DATE OF CHANGE ORDER: August 3, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Per Article 6.1.B of the Agreement, Parties agree that Bechtel will upgrade the
wet and dry process flares to a High Pressure Air Assist (HPAA) design. This
Change Order includes only the professional service hours associated with the
HPAA design upgrade of the wet and dry flares. Professional service hours
related to the marine flare modifications are excluded.

2.
The cost breakdown for this scope of work is detailed in Exhibit A of this
Change Order.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00027)
$
90,060,371

The Contract Price prior to this Change Order was
$
3,859,060,371

The Contract Price will be (increased) by this Change Order in the amount of
$
1,660,000

The new Contract Price including this Change Order will be
$
3,860,720,371

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): Impacts related to the
installation of the process flares modifications will be addressed by a future
Change Order.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary) N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

--------------------------------------------------------------------------------

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
August 19, 2016
 
August 5, 2016
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM

Lump Sum Process Flares Modification

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00029

DATE OF CHANGE ORDER: September 1, 2016

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Per Article 6.1.B of the Agreement, the Parties agree Contractor will perform
process flares modification services as described in Exhibit A of this Change
Order (“Lump Sum Process Flare Modification Work”) on a lump sum basis and
valued at *** U.S. Dollars ($***). In connection with this Change Order, Owner
and Contractor are also entering into change order 00052 for the Stage 1 EPC
Agreement, wherein Contractor will perform the remaining portion of the flare
modification activities on a provisional sum basis (“Provisional Sum Process
Flare Modification Work”, together with Lump Sum Process Flare Modification
Work, the “Process Flare Modification Work”).

2.
Additionally, this Change Order CO-00029 includes impacts to Subproject 3 and
Subproject 4 as a result of the flare modifications activities (“Lump Sum
Process Flare Modification Impacts”) valued at *** U.S. Dollars ($***). The
Parties agree that the Lump Sum Process Flare Modification Impacts value is
based on the shared assumption that the flare modifications outage duration will
be a period of 26 Days beginning from Owner’s notification to Contractor that
the process flares are isolated and available for modification and ending upon
Contractor’s notification to Owner that the process flares outage activities are
complete (the “Flare Work Period”). The total value of this Change Order is ***
U.S. Dollars ($***).

3.
The Parties agree that the Process Flare Modification Work is not a requirement
to achieve Substantial Completion of Subproject 3.

4.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement is
hereby amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00028)
$
91,720,371

The Contract Price prior to this Change Order was
$
3,860,720,371

The Contract Price will be (increased) by this Change Order in the amount of
$
***

The new Contract Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule

The Process Flare Modification Work will cause impacts to the critical path
progress of Subproject 3, as a result of the inability to maintain fuel gas in
the train, and Subproject 4, as a result of a temporary diversion of critical
resources to perform some of the Process Flare Modification Work. The changes to
the dates for Subproject 3 and Subproject 4 noted below are based upon the
shared assumption that the Flare Work Period is no greater than twenty-six (26)
Days.

--------------------------------------------------------------------------------

Notice to Proceed
Day Zero
Ready for Start Up for Subproject 3
One thousand three hundred and seventy three (1373) Days from Owner’s issuance
of Notice to Proceed
Target Substantial Completion for Subproject 3
One thousand four hundred ninety three (1493) Days from Owner’s issuance of
Notice to Proceed
Guaranteed Substantial Completion for Subproject 3
One thousand four hundred ninety five (1495) Days from Owner’s issuance of
Notice to Proceed
Ready for Start Up for Subproject 4
One thousand six hundred forty (1640) Days from Owner’s issuance of Notice to
Proceed
Target Substantial Completion for Subproject 4
One thousand seven hundred sixty (1760) Days from Owner’s issuance of Notice to
Proceed
Guaranteed Substantial Completion for Subproject 4
One thousand seven hundred sixty two (1762) Days from Owner’s issuance of Notice
to Proceed
Final Completion
One hundred eighty (180) Days after Substantial Completion of Subproject 4

Adjustment to other Changed Criteria: N/A

Adjustment to Payment Schedule: Yes. See Exhibit B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Notwithstanding anything to the contrary herein, to the extent the Flare Work
Period is greater than thirty-five (35) Days, Contractor will be entitled to a
Change Order adjusting the Lump Sum Process Flare Modification Impacts and the
Project Schedule dates for Subproject 3 and Subproject 4 limited to account for
the duration of the Flare Work Period being greater than twenty-six (26) Days.

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials:
/s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
SVP LNG E&C
 
Principal Vice President
Title
 
Title
September 16, 2016
 
September 2, 2016
Date of Signing
 
Date of Signing