Exhibit 10.2
[***] indicates certain identified information has been excluded because it is
both (a) not material and (b) would be competitively harmful if publicly
disclosed.
CHANGE ORDER
OSHA Handrail Requirement Changes Impact
PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: CO-00010

DATE OF CHANGE ORDER: January 25, 2019

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Pursuant to Article 6 of the Agreement, Parties agree Contractor will be
compensated for the following costs associated with the OSHA Regulations (10 CFR
1910), July 2016 revision, for Stage 2 (Train 3 and OSBL works associated with
Tank B and the East Jetty Topsides):

1)
Modification of stairway handrails (1910.29.f.1) from not less than 30” to not
less than 42” measured from the leading edge of the stair tread to the top
surface of the top guardrail.

2)
Stair Treads and Riser (OSHA 1910.25.c) being required to have a maximum tread
run of 9 ½” (was 8”).

3)
Addition of a ladder fall arrest system (1910.28.b.9).

These changes have been incorporated into structural and miscellaneous steel
design, along with the vendors included in Exhibit 3 of this Change Order.

2.
The cost breakdown for this Change Order is detailed in Exhibit 1 of this Change
Order.

3.
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the Milestones listed in Exhibit 2 of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00009).................................................................
$
(3,703,631
)
The Contract Price prior to this Change Order
was...........................................................................................
$
2,356,296,369

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]

The new Contract Price including this Change Order will
be...........................................................................
$
2,358,711,180

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00009).................................................................
$
[***]
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
[***]
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
[***]

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00009).................................................................
$
[***]
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
[***]
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]
The new Aggregate Labor and Skills Price including this Change Order will
be.............................................
$
[***]

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00009).................................................................
$
(18,272,757
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
277,277,149

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of...............................
$
—

The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
277,277,149

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: ____ Contractor ____ Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
February 6, 2019
 
January 24, 2019
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Differing Soil Conditions - Train 3
PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: CO-00011

DATE OF CHANGE ORDER: March 07, 2019

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Pursuant to Article 6 of the Agreement, Parties agree Contractor will be
compensated for the following costs associated with the encountered subsurface
soil conditions in Train 3 area that differ from the Basic Engineering Design
Data (“BEDD”).

A.
Remediation work included removal of weak subgrade material, installing
geotextile, and backfill with structural fill compacted per the project
specification.

B.
This Change Order captures the cost impact associated with the remediation work
and additional testing specific to the following areas impacted in Train 3: A01,
A02, B01, C01, C02, D01, E01, F01, G01, G02, H01, J01, K01, L01, M01, N01, N02,
P01, Q01, and R01. The Site Works scope is not complete for other areas. Should
differing subsurface soil conditions be encountered in other areas, such
conditions will be addressed in a future Change Order in accordance with the
terms of the EPC Agreement.

2.
The cost breakdown for this Change Order is detailed in Exhibit 1 and Exhibit 3
of this Change Order.

3.
The plot plan showing the impacted areas in Train 3 is provided in Exhibit 4 of
this Change Order.

4.
The plot plan showing potential future impacted areas is provided in Exhibit 5
of this Change Order. These areas (exclusive of the impacted areas shown in
Exhibit 4 of this Change Order), including miscellaneous foundations and
trenches within ISBL, OSBL East Jetty and LNG Tank B, are not covered by this
Change Order.

5.
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the Milestones listed in Exhibit 2 of
this Change Order.

6.
In addition to the adjustments associated with the above changes, four (4)
milestone payment descriptions in Schedule C-1 of Attachment C of the Agreement
are revised to remove reference to ‘Subcontractor’, as shown below. These
milestones payment description revisions do not modify the overall total amounts
of Attachment C of the Agreement.

A.
Milestone No. ALS 16.2, is hereby revised from “Equipment Insulation
Subcontractor Starts Work for Subproject 3” to “Equipment Insulation Work Starts
for Subproject 3”.

B.
Milestone No. ALS 36.4, is hereby revised from “Equipment Insulation
Subcontractor Finishes Work for Subproject 3” to “Equipment Insulation Work
Finishes for Subproject 3”.

C.
Milestone No. ALS 17.2, is hereby revised from “Fire & Gas Subcontractor Starts
Work for Subproject 3” to “Fire & Gas Work Starts for Subproject 3”.

D.
Milestone No. ALS 36.1, is hereby revised from “Fire & Gas Subcontractor
Finishes Work for Subproject 3” to “Fire & Gas Work Finishes for Subproject to
3”.

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00010).................................................................
$
(1,288,820
)
The Contract Price prior to this Change Order
was...........................................................................................
$
2,358,711,180

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]

The new Contract Price including this Change Order will
be...........................................................................
$
2,366,016,379

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00010).................................................................
$
[***]
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
[***]
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
[***]

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00010).................................................................
$
[***]
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
[***]
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]
The new Aggregate Labor and Skills Price including this Change Order
will..................................................
$
[***]

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00010).................................................................
$
(18,272,757
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
277,277,149

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of...........................
$
—

The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
277,277,149

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: ____ Contractor ____ Owner

--------------------------------------------------------------------------------

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
March 25, 2019
 
March 7, 2019
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER
Tank B Logo Deletion
PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: CO-00012

DATE OF CHANGE ORDER: March 25, 2019

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1.
Pursuant to Article 6 of the Agreement, Parties agree to removal of the Tank B
Logo and Slogan from Contractor’s Scope of Work.

2.
The cost summary and breakdown for this Change Order is detailed in Exhibit 1
and Exhibit 3 of this Change Order.

3.
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the Milestones listed in Exhibit 2 of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00011).................................................................
$
6,016,379

The Contract Price prior to this Change Order
was...........................................................................................
$
2,366,016,379

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]

The new Contract Price including this Change Order will
be...........................................................................
$
2,365,830,288

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00011).................................................................
$
[***]
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
[***]
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
[***]
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
[***]

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
[***]
Net change by previously authorized Change Orders
(0001-00011).................................................................
$
[***]
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
[***]
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
[***]
The new Aggregate Labor and Skills Price including this Change Order will
be.............................................
$
[***]

--------------------------------------------------------------------------------

Adjustment to Aggregate Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00011).................................................................
$
(18,272,757
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
277,277,149

The Aggregate Provisional Sum will be changed by this Change Order in the amount
of...........................
$
—

The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
277,277,149

--------------------------------------------------------------------------------

Adjustment to dates in Project Schedule

The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: ____ Contractor ____ Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Bhupesh Thakkar
Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
April 2, 2019
 
March 26, 2019
Date of Signing
 
Date of Signing