Exhibit 10.117
*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER

Tell-Tale Signs, Additional Tie-Ins, and System Inspection Isometrics

PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: 00007

DATE OF CHANGE ORDER: October 15, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)

1)
Pursuant to Article 6 of the Agreement, Parties agree Contractor will implement
changes to incorporate revisions for tell-tale signs for leak detection and
repair for Subproject 3.

2)
Pursuant to Article 6 of the Agreement, Parties agree Contractor will provide
additional tie-ins at the East/West Jetty transition point and an additional
tie-in in close proximity to Train 3. This Change Order is based on the work
being performed under Greenfield conditions and not under Owner’s permit to work
system.

3)
Pursuant to Article 6 of the Agreement, Parties agree Contractor will develop
inspection isometric drawings and isometric through length tables for Subproject
3.

4)
The scope of this Change Order is detailed in Exhibit 1 of this Change Order.

5)
The cost breakdown for the scope of this Change Order is detailed in Exhibit 2
of this Change Order.

6)
Schedules C-1 and C-3 (Milestone Payment Schedules) of Attachment C of the
Agreement will be amended by including the Milestone(s) listed in Exhibit 3 of
this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00006).................................................................
$
5,356,684

The Contract Price prior to this Change Order
was...........................................................................................
$
2,365,356,684

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***

The new Contract Price including this Change Order will
be...........................................................................
$
2,370,262,606

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00006).................................................................
$
***
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
***

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00006).................................................................
$
***
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***
The new Contract Price including this Change Order will
be...........................................................................
$
***

--------------------------------------------------------------------------------

Adjustment to Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00006).................................................................
$
(1,463,531
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
294,086,375

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of...........................
$
—

The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
294,086,375

Adjustment to Dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A
Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A
Adjustment to Payment Schedule: Yes. See Exhibit 3 of this Change Order.
Adjustment to Minimum Acceptance Criteria: N/A
Adjustment to Performance Guarantees: N/A
Adjustment to Design Basis: N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:
Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change.
Initials: /s/ BT Contractor /s/ DC Owner
[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change.
Initials: Contractor Owner
Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

--------------------------------------------------------------------------------

/s/ David Craft
 
/s/ Bhupesh Thakkar
For Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
October 25, 2018
 
October 15, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER

Insurance Provisional Sum Interim Adjustment
PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: 00008

DATE OF CHANGE ORDER: November 19, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Pursuant to the instructions in Section 2.3.B of Attachment EE, Schedule EE-2 of
the Agreement, this Change Order amends the Insurance Provisional Sum amount to
the Anticipated Actual Insurance Cost.

2.
The Insurance Provisional Sum in Section 2.3 of Attachment EE, Schedule EE-2 of
the Agreement prior to this Change Order was Sixty Three Million, Six Hundred
Fifty Three Thousand, Four Hundred Sixty Four U.S. Dollars (U.S. $63,653,464).
The Insurance Provisional Sum is hereby decreased by Sixteen Million, Eight
Hundred Nine Thousand, Two Hundred Twenty Six U. S. Dollars (U.S. $16,809,226)
and the new value as amended by this Change Order shall be Forty Six Million,
Eight Hundred Forty Four Thousand, Two Hundred Thirty Eight U.S. Dollars (U.S.
$46,844,238).

3.
The cost breakdown for this Change Order is detailed in Exhibit 1 of this Change
Order.

4.
Schedules C-2 Aggregate Labor and Skills Price Monthly Payment Schedule of
Attachment C of the Agreement will be amended by including the milestone listed
in Exhibit 2 of this Change Order.

5.
The final adjustment to the Insurance Provisional Sum will be made in accordance
with Section 2.3.C of Attachment EE, Schedule EE-2 of the Agreement.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00007).................................................................
$
10,262,606

The Contract Price prior to this Change Order
was...........................................................................................
$
2,370,262,606

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***

The new Contract Price including this Change Order will
be...........................................................................
$
2,353,453,380

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00007).................................................................
$
***
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00007).................................................................
$
***
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***
The new Contract Price including this Change Order will
be...........................................................................
$
***

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00007).................................................................
$
(1,463,531
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
294,086,375

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of...........................
$
(16,809,226
)
The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
277,277,149

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.
Adjustment to Minimum Acceptance Criteria: N/A
Adjustment to Performance Guarantees: N/A
Adjustment to Design Basis: N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change.

Initials: /s/ BT Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change.

Initials: Contractor Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Bhupesh Thakkar
For Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
November 27, 2018
 
November 19, 2018
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

CHANGE ORDER

Traffic and Logistics Impacts Due to Enforcement of Electronic Logging Devices
PROJECT NAME:  Corpus Christi Stage 2 Liquefaction Facility

OWNER: Corpus Christi Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 12, 2017
CHANGE ORDER NUMBER: 00009

DATE OF CHANGE ORDER: November 28, 2018

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows: (attach
additional documentation if necessary)
1.
Pursuant to Article 6 of the Agreement, Parties agree Contractor will be
compensated for costs associated with the Department of Transportation’s Federal
Motor Carrier Safety Administration requirement for inland freight companies to
incorporate the installation of Electronic Logging Devices resulting in
increased costs by trucking companies.

2.
The cost breakdown for this Change Order is detailed in Exhibit 1 of this Change
Order. Costs are further detailed in approved trend S2-0023.

3.
Schedule C-2 Aggregate Equipment Price Milestone Payment Schedule of Attachment
C of the Agreement will be amended by including the milestones listed in Exhibit
2 of this Change Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price
was.........................................................................................................................
$
2,360,000,000

Net change by previously authorized Change Orders
(0001-00008).................................................................
$
(6,546,620
)
The Contract Price prior to this Change Order
was...........................................................................................
$
2,353,453,380

The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***

The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***

The new Contract Price including this Change Order will
be...........................................................................
$
2,356,296,369

--------------------------------------------------------------------------------

Adjustment to Aggregate Equipment Price
The original Aggregate Equipment Price
was...................................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00008).................................................................
$
***
The Aggregate Equipment Price prior to this Change Order
was......................................................................
$
***
The Aggregate Equipment Price will be changed by this Change Order in the amount
of...............................
$
***
The new Aggregate Equipment Price including this Change Order will be
.....................................................
$
***

--------------------------------------------------------------------------------

Adjustment to Aggregate Labor and Skills Price
The original Aggregate Labor and Skills Price
was..........................................................................................
$
***
Net change by previously authorized Change Orders
(0001-00008).................................................................
$
***
The Aggregate Labor and Skills Price prior to this Change Order
was.............................................................
$
***
The Aggregate Labor and Skills Price will be changed by this Change Order in the
amount of......................
$
***
The new Contract Price including this Change Order will
be...........................................................................
$
***

--------------------------------------------------------------------------------

--------------------------------------------------------------------------------

Adjustment to Provisional Sum
The original Aggregate Provisional Sum
was....................................................................................................
$
295,549,906

Net change by previously authorized Change Orders
(0001-00008).................................................................
$
(18,272,757
)
The Aggregate Provisional Sum prior to this Change Order
was......................................................................
$
277,277,149

The Aggregate Provisional Sum will be unchanged by this Change Order in the
amount of...........................
$
—

The new Aggregate Provisional Sum including this Change Order will
be......................................................
$
277,277,149

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): N/A

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary): N/A

Adjustment to Payment Schedule: Yes. See Exhibit 2 of this Change Order.
Adjustment to Minimum Acceptance Criteria: N/A
Adjustment to Performance Guarantees: N/A
Adjustment to Design Basis: N/A
Other adjustments to liability or obligation of Contractor or Owner under the
Agreement:

Select either A or B:

[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change.

Initials: /s/ BT Contractor /s/ DC Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change.

Initials: Contractor Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ David Craft
 
/s/ Bhupesh Thakkar
For Owner
 
Contractor
David Craft
 
Bhupesh Thakkar
Name
 
Name
SVP E&C
 
Senior Project Manager
Title
 
Title
November 28, 2018
 
November 28, 2018
Date of Signing
 
Date of Signing