CONFIDENTIAL AND PROPRIETARY

Exhibit 10(c)8

AMENDMENT NO. 2
TO
CONSTRUCTION COMPLETION AGREEMENT
BETWEEN
GEORGIA POWER COMPANY, FOR ITSELF AND AS AGENT
FOR OGLETHORPE POWER CORPORATION (AN ELECTRIC
MEMBERSHIP CORPORATION), MUNICIPAL ELECTRIC
AUTHORITY OF GEORGIA, AND THE CITY OF DALTON,
GEORGIA, MEAG POWER SPVM, LLC, MEAG POWER SPVP, LLC, AND THE CITY OF DALTON,
GEORGIA, ACTING BY AND THROUGH ITS BOARD OF WATER, LIGHT AND SINKING FUND
COMMISSIONERS, AS OWNERS
AND
BECHTEL POWER CORPORATION
DATED AS OF NOVEMBER 08, 2019

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO
CONSTRUCTION COMPLETION AGREEMENT
This AMENDMENT NO. 2 (this “Amendment”) TO THE CONSTRUCTION COMPLETION
AGREEMENT, dated October 23, 2017 (together with the Exhibits thereto, as
amended, the “Agreement”), by and between GEORGIA POWER COMPANY, a Georgia
corporation (“GPC”), acting for itself and as agent for OGLETHORPE POWER
CORPORATION (AN ELECTRIC MEMBERSHIP CORPORATION), an electric membership
corporation formed under the laws of the State of Georgia, MUNICIPAL ELECTRIC
AUTHORITY OF GEORGIA, a public body corporate and politic and an instrumentality
of the State of Georgia, MEAG Power SPVJ, LLC, MEAG Power SPVM, LLC, MEAG Power
SPVP, LLC, each a Georgia limited liability company, and THE CITY OF DALTON,
GEORGIA, an incorporated municipality in the State of Georgia acting by and
through its Board of Water, Light and Sinking Fund Commissioners (hereinafter
referred to individually and collectively as “Owners”), and BECHTEL POWER
CORPORATION, a Nevada corporation (“Contractor”), is entered into as of the 8th
day of November, 2019. Owners and Contractor are individually referred to herein
as a “Party” and collectively referred to herein as the “Parties.”
RECITALS
WHEREAS, Owners are presently developing and constructing two new nuclear plant
units and related facilities, structures and improvements at the Vogtle plant
site in Georgia, which units are designated as Vogtle Units 3 and 4;
WHEREAS, Owners and Contractor entered into the Agreement, as of October 23,
2017, for Contractor to provide certain services in order for Owners to complete
the construction of the Vogtle Units 3 and 4, pursuant to the terms and
conditions set forth in the Agreement;
WHEREAS, Owners and Contractor entered into Amendment NO. 1 to the Agreement, as
of October 14, 2018;
WHEREAS, Owners and Contractor have agreed to revise certain provisions of the
Agreement;
NOW, THEREFORE, in consideration of the recitals, the mutual promises herein and
other good and valuable consideration, the receipt and sufficiency of which the
Parties acknowledge, the Parties, intending to be legally bound, stipulate and
agree as follows:
ARTICLE I
AMENDMENTS TO AGREEMENT
 
Section 1.1    Insert the following new Section 11.2 (v) into the Agreement;
(v)    Third party contractor personnel seconded or contracted to Southern
Nuclear under one or more agreements and in turn seconded by Southern Nuclear to
Contractor under the Amended and Restated Staff Augmentation Agreement for the
purpose of performing work package scope and/or planning as generally described
in Exhibit A,

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

Table 1 (“Third Party Secondees”) shall not be taken into consideration for
purposes of adjusting the Target Construction Cost as contemplated in Section
11.2(iii) above. However, the Target Construction Cost shall be decreased or
increased (as applicable) to reflect the amount by which the cost to Southern
Nuclear of the Third Party Secondees during the period from August 1, 2018
through the Unit 4 Mechanical Completion Date is greater or less than
$53,100,000 (e.g., if such cost is $54,100,000, then the Target Construction
Cost shall be decreased by $1 million).
Section 1.2    Exhibit A, Table 1 of the Agreement (Work Package Division of
Responsibility), is deleted and replaced with the table in Attachment 1 to this
Amendment.
Section 1.3    In Exhibit B, paragraph 1 of the Agreement, replace “(“To-Go
Quantities”)” after Tables 1 through 11 with “(“10/23/2017 Remaining To-Go
Quantities (Revised)”)”.
Section 1.4    Exhibit B, Tables 1-11 of the Agreement is deleted and replaced
with the table in Attachment 2 to this Amendment.

ARTICLE II
MISCELLANEOUS
Section 2.1    Capitalized terms used herein and not defined herein have the
meanings assigned in the Agreement.
Section 2.2    This Amendment shall be construed in connection with and as part
of the Agreement, and all terms, conditions, and covenants contained in the
Agreement, except as herein modified, shall be and shall remain in full force
and effect. The Parties hereto agree that they are bound by the terms,
conditions, and covenants of the Agreement as amended hereby.
Section 2.3    This Amendment may be executed simultaneously in two or more
counterparts, each of which shall be deemed an original but all of which
together shall constitute one and the same instrument.
Section 2.4    The validity, interpretation, and performance of this Amendment
and each of its provisions shall be governed by the internal Laws of the State
of Georgia, without giving effect to the principles thereof related to conflicts
of Laws.
Section 2.5    Except as expressly provided for in this Amendment, all other
Articles, Sections and Exhibits of and to the Agreement remain unchanged.
[Signature page follows on the next page.]

2

--------------------------------------------------------------------------------

IN WITNESS WHEREOF, the Parties have duly executed this Amendment as of the date
first above written.

 
BECHTEL POWER CORPORATION
 
 
 
 
 
By:
 
/s/Brian Reilly
 
 
 
 
 
Name:
Brian Reilly
 
 
 
 
 
Title:
SVP & Project Manager
 
 
 
 
 
 
 
 
 
GEORGIA POWER COMPANY, as an Owner and as agent for the other Owners
 
 
 
 
 
By:
 
/s/David L. McKinney
 
 
 
 
 
Name:
David L. McKinney
 
 
 
 
 
Title:
Sr. VP, Nuclear Development

[CCA Amendment No.2 Signature Page]

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Attachment 1
Exhibit A - Scope of Work / Division of Responsibilities

Table 1. Work Package Division of Responsibility
Responsibility
Description
1. Work Package Scoping and Planning
Owners
•    Provide all engineering and procurement information as required to support
Contractor Work Package Scoping and Planning.
•    Provide Owners’ Issued for Construction Documents (drawings, installation
specifications, ASME weld data sheets, etc.)
•    Provide ITAAC requirements within applicable work packages
•    Provide Plant Equipment and Materials to resolve material holds on work
packages
•    Prepare ASME material requests, and ASME Material Requisitions for Plant
Equipment and Materials
•    Provide ITP System Scoping Boundaries
Contractor
•    Perform Work Package scoping and planning to support the Construction
schedule, with support from Owner, including:
-    Define scope
-    Inclusion of design requirements and ITAAC requirements
-    Assemble Owners' Issued for Construction Documents (drawings, installation
specifications, weld data sheets, etc.), Verification/Inspection Data Sheets,
QCIs, etc., all as provided by Owners.
-    Evaluate status of Plant Equipment and Materials, prepare material
take-offs/material requests for Plant Equipment and Materials (by initiating
material reservations), close material holds on work packages, and prepare
Material Requisitions for issuance by Owners to help ensure availability of
material for Work Package execution.
•    Prepare Work Package Scoping Document, issue for field review, incorporate
comments, issue final Work Package Scoping

•    Review Issued for Construction Documents focusing on constructability,
perform constructability walk downs, resolve comments.

•    Evaluate status of non-permanent plant materials and, as appropriate,
prepare Material Requisitions (by initiating material reservations) to help
ensure availability of material for Work Package execution.

CCA Amendment No. 2
Attachment 1
Page 1

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

2. Work Package Preparation
Contractor
•    Based on the Work Package Scoping Document, prepare Work Package including
construction work steps and sequencing, issue for Owners review, resolve Owners'
comments, issue final Work Package.
Owners
•    Review Work Package prepared by Contractor for incorporation of ITAAC
requirements
3. Work Package Execution
Contractor
•    Manage/control Work Package during installation.
•    Perform inspections and signoffs in accordance with the requirements in the
Work Package (i.e., Field Engineering inspections).
•    Confirm that all work steps are completed and signed-off in the Work
Package.
•    Complete ITAAC required activities
Owners
•    Perform any inspections and signoffs identified for Owners in the Work
Package.
•    Provide support to Contractor as requested including review and approval of
changes requested to Owners' Issued for Construction Documents.
4. Work Package Closure
Contractor
•    Close Work Package and enter into Owners' records management system.
5. Owners' Oversight and Staffing
Owners
•    Perform Owners' oversight of Contractor's Work Package activities.

CCA Amendment No. 2
Attachment 1
Page 2

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Attachment 2
Exhibit B – Target Assumptions Tables 1 to 11

Table 1. To-Go Concrete Quantities (Cast in Place & Modular) (cubic yards)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
1,925
Auxiliary Building
7,340
Annex Building
4,123
Shield Building
10,938
Turbine Building
1,244
Turbine Building – 1st Bay
Included above
Diesel Generator Building
803
Radwaste Building
1,636
Total Unit 3
28,011
 
 
Containment
6,621
Auxiliary Building
9,714
Annex Building
6,743
Shield Building
11,706
Turbine Building
6,955
Turbine Building – 1st Bay
Included above
Diesel Generator Building
803
Radwaste Building
1,636
Total Unit 4
44,178
 
 
Total Site
26,501
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 1

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 2. (Blank)
Notes: See Table 1 for combined quantities of Cast in Place Concrete and Modular
Concrete
 

CCA Amendment No. 2
Attachment 2
Page 2

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 3. To-Go Structural Steel Quantities (tons)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
611
Auxiliary Building
790
Annex Building
1,035
Shield Building
49
Turbine Building
790
Turbine Building – 1st Bay
Included above
Diesel Generator Building
215
Radwaste Building
442
Total Unit 3
3,933
 
 
Containment
611
Auxiliary Building
843
Annex Building
1,244
Shield Building
49
Turbine Building
4,200
Turbine Building – 1st Bay
Included above
Diesel Generator Building
215
Radwaste Building
442
Total Unit 4
7,604
 
 
Total Site
65
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 3

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 4. To-Go Large Bore Pipe Quantities (linear feet)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
8,632
Auxiliary Building
15,343
Annex Building
10,046
Shield Building
0
Turbine Building
60,526
Turbine Building – 1st Bay
Included above
Diesel Generator Building
2,575
Radwaste Building
2,618
Total Unit 3
99,741
 
 
Containment
9,286
Auxiliary Building
18,074
Annex Building
12,554
Shield Building
0
Turbine Building
64,788
Turbine Building – 1st Bay
Included above
Diesel Generator Building
2,575
Radwaste Building
2,618
Total Unit 4
109,894
 
 
Total Site
6,649
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 4

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 5. To-Go Large Bore Pipe Hangers (each)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
824
Auxiliary Building
1,020
Annex Building
1,028
Shield Building
0
Turbine Building
3,786
Turbine Building – 1st Bay
Included above
Diesel Generator Building
185
Radwaste Building
214
Total Unit 3
7,057
 
 
Containment
845
Auxiliary Building
1,089
Annex Building
1,231
Shield Building
0
Turbine Building
4,486
Turbine Building – 1st Bay
Included above
Diesel Generator Building
185
Radwaste Building
214
Total Unit 4
8,050
 
 
Total Site
537
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 5

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 6. To-Go Small Bore Pipe Quantities (linear feet)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
14,363
Auxiliary Building
15,051
Annex Building
13,129
Shield Building
0
Turbine Building
56,566
Turbine Building – 1st Bay
Included above
Diesel Generator Building
1,464
Radwaste Building
2,069
Total Unit 3
102,642
 
 
Containment
14,792
Auxiliary Building
19,339
Annex Building
14,837
Shield Building
0
Turbine Building
57,671
Turbine Building – 1st Bay
Included above
Diesel Generator Building
1,464
Radwaste Building
2,069
Total Unit 4
110,172
 
 
Total Site
1,502
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 6

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 7. To-Go Small Bore Pipe Hangers (each)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
2,245
Auxiliary Building
1,642
Annex Building
1,779
Shield Building
0
Turbine Building
6,486
Turbine Building – 1st Bay
Included above
Diesel Generator Building
176
Radwaste Building
280
Total Unit 3
12,608
 
 
Containment
2,249
Auxiliary Building
1,748
Annex Building
1,940
Shield Building
0
Turbine Building
6,770
Turbine Building – 1st Bay
Included above
Diesel Generator Building
176
Radwaste Building
280
Total Unit 4
13,163
 
 
Total Site
938
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 7

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 8. To-Go Scheduled Cable Quantities (linear feet)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
332,780
Auxiliary Building
689,691
Annex Building
552,942
Shield Building
0
Turbine Building
1,091,432
Turbine Building – 1st Bay
Included above
Diesel Generator Building
37,369
Radwaste Building
26,454
Total Unit 3
2,730,668
 
 
Containment
332,926
Auxiliary Building
688,690
Annex Building
553,725
Shield Building
0
Turbine Building
1,111,896
Turbine Building – 1st Bay
Included above
Diesel Generator Building
36,495
Radwaste Building
26,472
Total Unit 4
2,750,204
 
 
Total Site
1,577,660
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 8

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 9. To-Go Scheduled Conduit Quantities (linear feet)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
31,484
Auxiliary Building
60,530
Annex Building
39,550
Shield Building
0
Turbine Building
77,649
Turbine Building – 1st Bay
Included above
Diesel Generator Building
6,922
Radwaste Building
5,592
Total Unit 3
221,727
 
 
Containment
31,484
Auxiliary Building
60,530
Annex Building
39,663
Shield Building
0
Turbine Building
77,271
Turbine Building – 1st Bay
Included above
Diesel Generator Building
6,784
Radwaste Building
5,592
Total Unit 4
221,324
 
 
Total Site
303,447
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 9

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 10. To-Go Cable Tray Quantities (linear feet)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
6,314
Auxiliary Building
9,920
Annex Building
11,127
Shield Building
0
Turbine Building
18,445
Turbine Building – 1st Bay
Included above
Diesel Generator Building
480
Radwaste Building
759
Total Unit 3
47,045
 
 
Containment
6,314
Auxiliary Building
9,920
Annex Building
11,127
Shield Building
0
Turbine Building
18,432
Turbine Building – 1st Bay
Included above
Diesel Generator Building
480
Radwaste Building
759
Total Unit 4
47,032
 
 
Total Site
8,322
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 10

--------------------------------------------------------------------------------

CONFIDENTIAL AND PROPRIETARY

AMENDMENT NO. 2 TO THE CONSTRUCTION COMPLETION AGREEMENT

Table 11. To-Go Cable Terminations Quantities (each)
 
10/23/2017 Remaining
Building
To-Go
 
Quantities (Revised)
 
 
Containment
15,920
Auxiliary Building
58,340
Annex Building
35,689
Shield Building
0
Turbine Building
43,858
Turbine Building – 1st Bay
Included above
Diesel Generator Building
3,576
Radwaste Building
1,642
Total Unit 3
159,025
 
 
Containment
15,920
Auxiliary Building
58,264
Annex Building
35,577
Shield Building
0
Turbine Building
43,835
Turbine Building – 1st Bay
Included above
Diesel Generator Building
3,554
Radwaste Building
1,642
Total Unit 4
158,792
 
 
Total Site
13,707
Notes
 
 
 
 
 
 
 
 
 

CCA Amendment No. 2
Attachment 2
Page 11