Exhibit 10.3

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Louisiana Sales and Use Tax Provisional Sum Adjustment

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00016

DATE OF CHANGE ORDER: February 12, 2015
 

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Parties agree this Change Order will decrease the Louisiana Sales and Use Tax
Provisional Sum to reflect forecasted taxes paid. This is an interim adjustment
and the provision will remain open in accordance with Article 2.4 of Schedule
EE-2.

2.
The overall cost breakdown for this Change Order is detailed in Exhibit A and
described as follows:

a.
The Previous Louisiana Sales and Use Tax Provisional Sum in Article 2.4 of
Attachment EE of the Agreement was Seventy One Million, Five Hundred One
Thousand, One Hundred Forty Two U.S. Dollars (U.S. $71,501,142). This Change
Order will amend the previous value to *** U.S. Dollars (U.S. $***).

b.
The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior
to this Change Order was $***. This Change Order will decrease the Aggregate
Provisional Sum amount by $*** and the new value shall be $***.

3.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit B of this Change
Order.

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00015)
$
31,157,392

The Contract Price prior to this Change Order was
$
3,800,157,392

The Contract Price will be decreased by this Change Order in the amount of
$
***
The new Contract Price including this Change Order will be
$
***

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibits A and B.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

Adjustment to Design Basis: N/A

--------------------------------------------------------------------------------

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ JJ Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ JT Jackson
Owner
 
Contractor
Ed Lehotsky
 
JT Jackson
Name
 
Name
VP LNG Projects
 
Sr. Vice President
Title
 
Title
March 6, 2015
 
February 12, 2015
Date of Signing
 
Date of Signing

--------------------------------------------------------------------------------

*** indicates material has been omitted pursuant to a Confidential Treatment
Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange
Commission.
CHANGE ORDER FORM
Load Shedding Study and Scope Change

PROJECT NAME:  Sabine Pass LNG Stage 2 Liquefaction Facility

OWNER: Sabine Pass Liquefaction, LLC

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

DATE OF AGREEMENT: December 20, 2012
CHANGE ORDER NUMBER: CO-00017

DATE OF CHANGE ORDER: February 24, 2015
 

--------------------------------------------------------------------------------

The Agreement between the Parties listed above is changed as follows:

1.
Parties agreed Bechtel was to conduct a study and estimate for a Load Shedding
System for Stage 2.

2.
Based on the study referenced above, Parties agree Bechtel will engineer,
procure, and install a Load Shedding System in the GTG area. The GTG Load
Shedding System will be installed in the Propane Substation (233N02 and 234N02)
and the Utility Substation (235T00).

3.
Exhibit A of this Change Order depicts the Load Shedding Block Diagram.

4.
The overall cost breakdown for this Change Order is detailed in Exhibit B and
described as follows:

a.
The Previous Existing Facility Labor Provisional Sum in Article 2.2 of
Attachment EE of the Agreement was Forty Four Million, Five Hundred Eighty Two
Thousand, One Hundred and Eighty One U.S. Dollars ($44,582,181) and 382,842
hours. This Change Order will amend the previous value to *** U.S. Dollars
($***) and 382,874 hours.

b.
The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior
to this Change Order was $***. This Change Order will increase the Aggregate
Provisional Sum amount by $*** and the new value shall be $***.

5.
Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will
be amended by including the milestone(s) listed in Exhibit C of this Change
Order.

 

--------------------------------------------------------------------------------

Adjustment to Contract Price
The original Contract Price was
$
3,769,000,000

Net change by previously authorized Change Orders (#0001-00016)
$
24,493,392

The Contract Price prior to this Change Order was
$
3,793,493,392

The Contract Price will be increased by this Change Order in the amount of
$
814,989

The new Contract Price including this Change Order will be
$
3,794,308,381

Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no
dates modified): No impact to Project Schedule.

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach
additional documentation if necessary)

Adjustment to Payment Schedule: Yes. See Exhibits B and C.

Adjustment to Minimum Acceptance Criteria: N/A

Adjustment to Performance Guarantees: N/A

--------------------------------------------------------------------------------

Adjustment to Design Basis: N/A

Other adjustments to liability or obligation of Contractor or Owner under the
Agreement: N/A

Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord
and satisfaction of all effects of the change reflected in this Change Order
upon the Changed Criteria and shall be deemed to compensate Contractor fully for
such change. Initials: /s/ DV Contractor /s/ EL Owner

[B] This Change Order shall not constitute a full and final settlement and
accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall not be deemed to compensate Contractor
fully for such change. Initials: ____ Contractor ____ Owner

Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original
Agreement without exception or qualification, unless noted in this Change Order.
Except as modified by this and any previously issued Change Orders, all other
terms and conditions of the Agreement shall remain in full force and effect.
This Change Order is executed by each of the Parties’ duly authorized
representatives.

/s/ Ed Lehotsky
 
/s/ Dena Volovar
Owner
 
Contractor
Ed Lehotsky
 
Dena Volovar
Name
 
Name
VP LNG Projects
 
Project Manager
Title
 
Title
March 10, 2015
 
February 24, 2015
Date of Signing
 
Date of Signing