F 2011	F 2012	F 2013	F 2014& beyond
Apr	Jul	Oct	Jan	Apr	Jul	Oct	Jan	Apr	Jul
Soma	Preparations for construction (survey, designing)	Priority given to coastal container terminal necessary for key transportation, followed by other projects in stages
(Coastal levee) Project advanced systematically so as not to interfere with stable fuel supply to the thermal power plant	Scheduled for completion in fiscal 2015
Onahama	Emergency recovery	Preparations for construction (survey, designing)	Priority given to facilities necessary for stable fuel supply to the thermal power plant and those required for reconstruction of such industries as chemical and non-ferrous, followed by other projects in stages
Ibaraki Hitachi Port District	Emergency recovery	Preparations for construction (survey, designing)	Priority given to facilities necessary for key transportation of RO-RO operations to/from Hokkaido and those required for such industrial reconstruction as export and imported of finished automobiles, followed by other projects in stages
Ibaraki Hitachinaka Port District	Emergency recovery	Preparations for construction (survey, designing)	Priority given to facilities necessary for such key transportation as Kita-Futo (North Dock) Container Terminal, followed by other projects in stages
* Pier A at Kita-Futo used for container shipments scheduled to be reopened in fiscal 2011
Ibaraki Oarai Zone	Emergency recovery	Preparations for construction (survey, designing)	Priority given to facilities necessary for key transportation of ferry operations to/from Hokkaido, followed by other projects in stages
* Pier No. 3 used for ferry operations scheduled to be reopened in fiscal 2011
Kashima	Emergency recovery	Preparations for construction (survey, designing)	Full recovery of mooring facilities	* Priority given to facilities necessary for reconstruction of such industries as steel, chemical, and wood processing followed by other projects in stages
Full recovery of navigation courses and basins to be undertaken to ensure sufficient water depth for large vessels carrying raw materials into the Kashima Oceanfront Industrial Park
5. Reconstruction of housing (public housing for disaster prevention)
Development of reconstruction plans (municipalities)	Support for promoting projects provided according to municipalities' reconstruction plans
6. Town reconstruction (1) Collective relocation for disaster prevention, land adjustment, etc.
(2) Damaged housing lots	Support for promoting projects provided according to municipalities' reconstruction plans
(2) Damaged housing lots
7. Measures against sediment disaster	Risk assessment of damaged housing lots, emergency measures	Detailed survey of damaged conditions, etc.	Measures for damaged housing lots promoted through implementation of emergency projects to deal with slid or collapsed housing lots
(3) Measures against sediment disaster	Emergency measures against sediment disaster taken at collapsed places *41 places in Miyagi, Fukushima, Ibaraki, and Niigata
8. Measures against ground subsidence and liquefaction	Building erosion-control banks in places where the ground has become soft (Measures for 24 places that are critical and require urgent attention scheduled for completion before the rainy season of 2012. Measures for other places to be generally completed in about five years.)
Measures against liquefaction (Promotion of study and technical development of liquefaction)	(4) Departments of the government with each other to implement emergency measures and at the same time drainage pumps to be deployed in wide areas for prompt implementation of drainage during floods
(Promotion of integrated measures against liquefaction covering public facilities and adjacent residential areas, etc.)	Studies on better understanding of damage conditions and construction methods to prevent liquefaction, etc.	Promotion of effective and efficient measures against liquefaction with due consideration given to municipalities' reconstruction policies