In terms of the contract data the Employer was responsible for the supply of imported Italian tiles for the bathrooms of the respective units in the building. There was a delay in the delivery of the tiles and as a result the completion of the units was delayed by 2 (two weeks. This had a severe effect on the programme and of reaching practical completion at the due date.
You are the appointed Contractor. Explain and motivate whether you would have a claim for the revision of the date for practical completion in terms of the JBCC