Introduction The concept of renewable energy is becoming increasingly popular in many countries around the world. In the Middle East, Qatar is one of the countries, which are leading the change towards green energy. One area where renewable energy has gained massive growth is in the solar power (Sivaram, 2018). In this pilot project, photovoltaic system was installed in 20 houses to make them self-reliant in terms of energy production in what was known as Al Wakrah Photovoltaic System Pilot Project. The in the sample houses to test for the effectiveness of this system in the domestic sector. The project started on January 1, 2019 and ended on November 28 the same year with the testing of the system. A team of engineers, architects, and electrical technicians were involved in the installation of PV panels, the integrated batteries, inverter, and wiring. The cost of the project was established to be 836,000 Qatari Riyals, although the initial budget was slightly higher. The completed project was in agreement with the original plan because every activity was completed based on the design that had been approved. The few deviation in the implementation of the plan did not significantly shift from the initial plan. The Project Aim The aim of this project was to install a photovoltaic system in a sample of 20 residential houses as a pilot project before enrolling the program. The government of Qatar has been keen on promoting production and use of solar energy as an alternative to fossil fuel. Some countries in the region such as the Kingdom of Saudi Arabia and the United Arab Emirates have already taken a lead in the production and consumption of solar energy. The government has expressed its interest in having a diversified source of green energy to meet both domestic and industrial sector needs. This pilot project was meant to test the viability of this initiative. Project Scope The scope of this project was limited to 20 houses in Al Wakrah, one of the fastest growing cities in the country. The project team had a specific assignment of installing a functional photovoltaic system in these houses to test if they could run normally without relying on the energy supplied by the national grid. The team was responsible for the purchase, transportation, storage, installation, and testing the system. The project sponsor was responsible for the supervision of the project to ensure that it is implemented according to the original plan. Importance of Achieving the Aim It was critical to ensure that the aim set in the project was realized. The economy of Qatar has been growing rapidly and its population has also been expanding, partly because of the increasing cases of immigration into some of the largest urban centers in the country. The demand for energy both in the domestic and industrial sectors has been growing rapidly over the past few decades. As such, there has been a need to ensure that the government introduces alternative energy sources to support what is already existing. Achieving success in this project would help the government to roll out massive generation of photovoltaic energy across the country to reduce reliant on energy produced and supplied through the national grid. How the Project Was Undertaken When undertaking a project, it is important to develop a clear plan that defines ho