Introduction The construction of any modern stadium should be considered a serious challenge to the agency responsible for this task and the authorities monitoring the process and providing resources for it. The fact is that the complexity of the project comes from the high number of factors that should be taken into account with the primary purpose of achieving success and guaranty the in-time accomplishment of the goal and construction of the stadium. That is why it is essential to review the scope of the project correctly, conduct a risk assessment, and outline the main milestones that should help to determine the status of the construction. The Project Scope Scoping is a critical part of any project as it helps to determine its goals and avoid confusion that can precondition the deterioration of results. The first critical element of this process is the SMART test.   * Specific Construct the stadium (clearly defined)   * Measurable The quality of built construction can be managed   * Achievable Achievable with existing resources   * Rewarding The country will benefit from the project because of the sports event, fans, and improved reputation.   * The bound The deadline is FIFA 2022 World Cup The SMART test shows that the project is feasible, and the main goals can be accomplished using the currently available resources. Thus, the scoping procedure also preconditions consideration of such important constraints as time, cost, and quality. As for the first element, time, the stadium should be built for the FIFA 2022 World Cup, which means that there is a specific period that can be devoted to all procedures needed to achieve the outlined goal, which is the creation of the construction. The planned costs should be discussed with the government to create the budget required to create the stadium. It will include the price of materials, equipment, salaries, and other factors related to the project. In general, about AED 500-700 million can be demanded. Finally, the quality of the build is another important element of scoping as it should meet all international standards for this sort of sports object. For this reason, it is critical to ensure the use of appropriate materials, equipment, and skilled specialists to avoid flaws or critical deterioration of the quality. In general, the given factors will determine the scope of the project, its main constraints, and feasibility. Moreover, consideration of these aspects is critical to outline risks that might arise during the construction process and introduce appropriate practices or strategies that will help to manage these threats and achieve positive outcomes. Risk Assessment Risk assessment is another important element of any project as it helps to reveal the opportunity of various problems’ emergence and decrease the chance by introducing appropriate actions or eliminating some vulnerabilities. In big scope projects, this practice plays a fundamental role and should be integrated into the planning; otherwise, the inability to foresee or predict some risks might have a negative impact on outcomes and precondition the failure (Cakmak & Tezel 2019). That is why the analysis of the stadium’s constr