Introduction Having completed the research in different colleges, we have decided that York College needs some help in providing services to their students. With the creation of OneCard, students will be able to use different facilities in college freely and with fewer attempts. Furthermore, the college administration will be able to follow the educational process better. The main purpose of this report is to maintain a schedule for the implementation of the OneCard facility in the college. Having a budget for the program and a general proposal, we are going to identify the specific steps which should be made and their succession. Schedule for Project Implementation There are four main steps for the project implementation, which should be completed. Informing the college members The college members should be informed about the nearest change. First of all, the authorities of the college should consider the budget and the proposal and decide whether it suits them or not. At the same time, authorities should be informed about the advantages of the OneCard program, namely, the use of information technologies, better security and monitoring, easier system access, faster money transactions. When the authorities are informed, students should be told about the nearest changes and the profit they will get. It should be mentioned that access to different systems and college facilities is going to be faster and more effective. Moreover, students will be given an opportunity to save extra money in the long run. The convenience of using OneCard should be underlined as it seems to be a personal I.D. and debit cart coming as one. Preparation for the implementation The next stage for the project implementation is the organization of the OneCard Division, hiring personnel, and work schedules. As the project is directed at the specific college, York College, the OneCard Division office should be located on the territory of the campus. Then, it is important to hire trained people who will be able to organize the process and connect the OneCard Division to the departments where the system is going to be implemented. Furthermore, the budget should be reviewed with the purpose of making sure that everything goes smoothly. The employees should schedule their work by means organizing the time when they work with students and other members of the educational process, the time when they check the system, and other regular operations that should be completed. Next, it is high time to buy the equipment, which is identified as a one-time expense in the budget, namely master computer, computers, laptops, swipe card readers, set of tools, and cables, and plugs. It is also important to buy office suppliers like copy machines, printers, desks, paper, ink, and others. Implementation itself This is the most important stage in the project implementation. The OneCard Division is fulfilled with people who are ready to work, so the project system should be settled. It is important to organize the work in such a way that students are not pinched, and the educational process is not bothered too much. The equipment should be installed throughout the campus as faster as it is possible. The employees should r