Business Case The Ayla Hall Project arose from the identification of the need for an events hall in Western Abu Dhabi. This is because most Events Halls in Abu Dhabi are adjacent to the beach in the Eastern parts of Abu Dhabi. There is a growing demand for event halls in more serene locations of Abu Dhabi away from the busy beaches. The main benefit that will accrue to the stakeholder of the project is that investors will have a competitive return on investments. The basis of this benefit is the projections made regarding the project in comparison to similar facilities and in line with the growing demand for Events Halls in Eastern Abu Dhabi. This project will be successful if the Project Management Committee is able to deliver the project on time and within the budget allocated by the Ayla Residents Association. Scope Overview The main activities of the Ayla Hall Project are as follows. The first phase of the project is planning. During the planning phase, the consultant will coordinate the activities of the Project Management Committee towards the development of an architectural drawing and landscape design. In addition, the committee will carry out value engineering after the completion of the preliminary plans. The committee will also prepare landscaping plans and make decisions regarding the layout of the entire facility. The second main activity will be the construction phase. This phase will involve all stakeholders at various levels. The local government will carry out inspections at various stages of construction to ensure that the project meets all regulatory requirements. The third main activity of the project will be installation of the interior fittings. Interior fitting in this case refers to the paintwork, interior décor, installation of pipes and faucets, installation of electrical outlets, as well as installation of equipment for use in the hall. The primary deliverables of this project will be as follows. First, the project will deliver an Events Hall as specified by the client. Secondly, the project will deliver all the equipment needed for the operations of the hall. The third deliverable will be a landscaped lawn for outdoor activities such as breakout sessions and team building activities. The two main objectives of this project are as follows. First, the project intends to develop an events hall to meet the rising need for an events facility in Eastern Abu Dhabi for local residents and for visitors to the area. The second objective of the project is to create value for the Ayla Residents Association. This project does not include the operations of the Ayla Hall Project after construction. In this regard, the recruitment of employees to run the facility and the management of maintenance contracts do not form part of this project. In addition, the project does not cover the construction of roads leading to the facility, as well as the connection of the facility to utility providers (gas, electricity, internet, and water).These aspects will be under a separate project managed by the residents association because of existing supply contracts. Milestone Schedule and Acceptance Criteria The table below presents the acceptance criteria for this project. Project Item                                                                                                         Acceptance Criteria                         Construction of