Retained Logic Versus Progress Override in Primavera P6 || Out of Sequence Activities
Channel: dptutorials
Date: 2019-08-09

In this tutorial, let us learn about Retained Logic Versus Progress Override in Primavera P6.

In Oracle Primavera P6 Schedule Options dialog box enables users to select between Retained Logic, Progress Override, and Actual Dates to schedule activities.

This is the sample project I will be using for demonstration in this tutorial.

This project is planned to start from 9th Aug'19.

Lets suppose that we are updating the schedule w.r.t data date as 9th Aug'19.

Lets assume that activity C has been completed first by 8th Aug'19.

Observe that the activity C's successors are Activity D and E.

Now let us schedule this project, by pressing F9 or this schedule icon.

Click on this options, in the Schedule dialog box.

Here in schedule options under when scheduling progressed activities use, 

Select Retained logic first, When using Retained Logic, the activity that starts out of sequence i.e activity C, will have no direct impact on successors as Retained Logic respects the network logic.

close this schedule options dialog box. Observe activities D and E and click on schedule button.

you will notice that activity D and E were as it is as planned,as retained logic respects the relationships.

Now let us see the other option Progress override.

click on options again and select option Progress Override this time, close this options dialog box.

now have an eye on activity D and E, and click on schedule button, you will notice that the activities D and E's start date has moved to Data date. This is because, When scheduling uses Progress Override, Primavera P6 ignores the relationship between the activities.

So friends, using these scheduling options Retained logic and Progress override, one can schedule the remaining durations of out of sequence activities.


So, friends, this is all about Retained Logic Versus Progress Override in Primavera P6.

If you have enjoyed this tutorial, please give me a like, share and comment.

For further more interesting videos, please do subscribe dptutorials
For Personalized detail learning, write to dptutorials15@gmail.com

If you found this video valuable, give it a like. If you know someone who needs to see it, share it. Leave a comment below with your thoughts. Add it to a playlist if you want to watch it later.

***********************************************
★ My Online Tutorials ► https://www.dptutorials.com

LEARNING RESOURCES I Recommend: https://www.dptutorials.com/resources

Subscribe for more Awesome Tutorials: http://goo.gl/NyAtg2 

Support the Channel via shopping: http://ift.tt/2jH38PR

Tools that I use for Vlogging:
• Laptop: https://amzn.to/2E5U3MO  
• Canon 200D Camera: https://amzn.to/2HglDYA 
• Benro Tripod: https://amzn.to/2ExRvYj 
• Blue yeti microphone: https://amzn.to/2VwZyPn 
• Collar Microphone: https://amzn.to/2VyOdcM 
• Bluedio Headset: https://amzn.to/2W3xUZX 
• Screen recorder: https://techsmith.pxf.io/2BMjA 
• Boom Arm Stand: https://amzn.to/2VCQNi7 
• Zoom H1 Audio Recorder: https://amzn.to/2VDumsT 
• Harison Softbox Studio Lights: https://amzn.to/2LY7x3u 
• Chroma Key Green Screen: https://amzn.to/2ExTr31 
• Background Support Stand: https://amzn.to/2McqnEv 
• Acoustic Foam Background: https://amzn.to/2EoQ1zj 
• USB RGB LED Strip: https://amzn.to/2VItKm4 
• Wireless Mouse: https://amzn.to/2E23cpN 


Note: This description contains affiliate links, which means at no additional cost to you, we will receive a small commission if you make a purchase using the links. This helps support the channel and allows us to continue to make videos like this. Thank you for your support!

***********************************************

You Can Connect with Me at:
YouTube: www.youtube.com/c/dptutorials
G+: http://ift.tt/2kAOpa6
Twitter: https://twitter.com/dptutorials15
Facebook: http://ift.tt/2kfRnDi
BlogSpot: http://ift.tt/2kB14dh

Follow:
www.dptutorials.com
www.askplanner.blogspot.com

Tags: -

P6:
primavera p6 training online, primavera p6, primavera p6 training, primavera p6 tutorial, oracle primavera, primavera p6 download, primavera 6, oracle primavera p6, primavera p6 free download, primavera project management, primavera project planner, primavera download, primavera online, primavera training, primavera software free download, youtube primavera, primavera tutorial, is primavera online easy, p6 online, primavera p6 complete video tutorial free download, critical path, oracle primavera, primavera p6, primavera, primavera software, construction project management software, project management software, project management books, microsoft project, project management courses, project management certification, online project management, project management tools, free project management software, project management training, best project management software, pmp certification, free project management tools, project management apps, microsoft project management, project management professional certification, google project management, ms project