Project Management Lecture 4d Dependencies
Channel: sguls2
Date: 2020-06-22

In this video I discuss the dependencies that may exist between project activities.  The following dependencies are discussed briefly: start-to-start, Finish-to-start, finish-to-finish, and start-to-finish.  How these dependencies may practically be implemented is demonstrated through Project Libre.