Schedule Options - 'Calculate Start To Start Lag From' In Primavera P6 || Primavera P6 Tricks
Channel: dptutorials
Date: 2020-03-06

In this tutorial, let us learn how to use 'Schedule Options Calculate Start To Start Lag From' In Primavera P6


Let us create a sample project in Primavera.
Click on New Project, Select EPS and click on finish.

Select the default calendar as 24X7 and the project planned start date as 23rd Feb'2020.


Now, you can open the project, create three activities A, B and C and give 5 days as duration.

Set the relationships as A to B as finish Start and B to C as Start-Start with a lag of 2 days.

Now, let us update the schedule on 26th Feb'20 as the data date.

Put the actual start date of Activity A as 23rd Feb'2020.

and put the actual start date of Activity B as 25th Feb'2020, which is actually running out of sequence.

Now this feature of schedule option would be very useful in this case.

The start date of activity C will be determined depending on which option is selected in Schedule Options:

Now let us go to schedule options and see that "Early start" has been selected.

As activity B has started and 1 day has been passed away, we can say that the lag of 1 days has been expired already and the activity C can only start with a remaining lag of 1 day (original 2-1 expired). So, Activity C can start on Tuesday i.e., 03rd Mar'2020.

Now, let's see using the other option of Actual start and click on schedule button to see that the dates change.

In this case, the lag duration is calculated from actual start date of activity B. The lag is consumed on Tuesday and Wednesday. Therefore, start date of activity C is Thursday i.e., 27th Feb'2020.

Got it friends, in this way you should be selecting the scheduling options accordingly based on the requirements.


So, friends, this is all about How to use Schedule Options Calculate Start Start Lag option In Primavera P6

If you have enjoyed this tutorial, please give me a like, share and comment.

For further more interesting videos, please do subscribe dptutorials
For Personalized detail learning, write to dptutorials15@gmail.com

If you found this video valuable, give it a like. If you know someone who needs to see it, share it. Leave a comment below with your thoughts. Add it to a playlist if you want to watch it later.

***********************************************
★ My Online Tutorials ► https://www.dptutorials.com

LEARNING RESOURCES I Recommend: https://www.dptutorials.com/resources

Subscribe for more Awesome Tutorials: http://goo.gl/NyAtg2 

Support the Channel via shopping: http://ift.tt/2jH38PR

Tools that I use for Vlogging:
• Laptop: http://fkrt.it/AM9ab_uuuN
• Canon 200D Camera: http://fkrt.it/AMz75_uuuN 
• Benro Tripod: http://fkrt.it/An1lm_uuuN
• Microphone: http://fkrt.it/A2RHz_uuuN 
• Collar Microphone: http://fkrt.it/yL8kdQNNNN 
• Screen recorder: https://techsmith.pxf.io/2BMjA 
• Boom Arm Stand: http://fkrt.it/ypUD8QNNNN 
• Zoom H1 Audio Recorder: http://fkrt.it/ypb7WQNNNN
• Harison Softbox Studio Lights: http://fkrt.it/ypCaRQNNNN 
• Chroma Key Green Screen: http://fkrt.it/A3gnb_uuuN 
• Background Support Stand: http://fkrt.it/A3cCb_uuuN 
• Acoustic Foam Background: http://fkrt.it/ypsGdQNNNN 
• USB RGB LED Strip: http://fkrt.it/A3T_5_uuuN 
• Wireless Mouse: http://fkrt.it/A3Bqz_uuuN  


Note: This description contains affiliate links, which means at no additional cost to you, we will receive a small commission if you make a purchase using the links. This helps support the channel and allows us to continue to make videos like this. Thank you for your support!

***********************************************

You Can Connect with Me at:
YouTube: www.youtube.com/c/dptutorials
G+: http://ift.tt/2kAOpa6
Twitter: https://twitter.com/dptutorials15
Facebook: http://ift.tt/2kfRnDi
BlogSpot: http://ift.tt/2kB14dh

Follow:
www.dptutorials.com
www.askplanner.blogspot.com

Tags: -
primavera,primavera p6,p6,primavera tutorials,primavera basic,primvera advance,primevera beginner,project planning,project tracking,primavera updating,planning,planning engineer,civil,construction,excel,excel basic, Scheduling,P6,Primavera P6,Oracle Primavera,project controls,plan academy,michael lepage,p6 help,p6 tutorial,scheduling in p6,primavera scheduling,planning, free,engineer,engineering,math,university,science,tutor,tutorial,lesson,online,learning,mathematics,engineer4free,worked,example,project,management,Project Management (Industry),Project Manager (Job Title),PMI,institute,certification,PM,ES,EF,LS,LF,SS,start,to,relationship,plan,planning,schedule,sheduling,logic,PDM,network,diagram,network diagram,gantt,bar,chart,gantt chart,lead,lag,duration