[Excerpts] How to Create an Activity Network Diagram
Channel: Lighton Phiri
Date: 29/04/2020

Exercept showcasing how to create an Activity Network Diagram, compute project duration, compute the slack/float for activities and identify the critical paths of the project.

Excerpt from Lecture Series #03 No. 5: Software Project Management [1, 2, 3].

[1] https://youtu.be/rFS_0xCXMWI
[2] http://lis.unza.zm/~lightonphiri/teaching/unza/2020/ict3020/handouts/notes-unza20-ict3020-lecture-03.pdf
[3] http://lis.unza.zm/~lightonphiri/teaching/unza/2020/ict3020/handouts/notes-unza20-ict3020-lecture-03-handout.pdf