Critical Chain Scatter Plot Movies - Part 5/5 - How to Destabilize a Project Portfolio?
Channel: DolphinUniverseTV
Date: 01/01/2015

The key performance monitor in a project organization managed according Critical Chain is the portfolio overview called scatter plot. In this diagram you have the complete overview about all projects and how they are evolving. 

There are typical patterns in how these scatter plot are changing. And it’s important to understand the source what causes these patterns to react fast and precise to secure the positive effects of Critical Chain. To better understand the cause-and-effect-chains the “Scatter Plot Movie Maker” was designed. It is a small multi project simulation that allows making any experiment without hurting a real company.

Part V "How to Destabilize a Project Portfolio?" - just a short example how you easily can do the opposite.

Content/Learnings:
(1) Example what happens not following the CCPM rules and installing project budgets. It shows how easily you can destabilize a whole project portfolio.

Details and all the other CCPM Scatter Plot Movies can be found on http://speed4projects.net/know-how/forschung/scatter-plot-movies/