From: vince.kaminski@enron.com
To: vkaminski@aol.com
Date: 2000-01-28 16:33:00+00:00
Subject: Credit Applicatiions in GRMS

---------------------- Forwarded by Vince J Kaminski/HOU/ECT on 01/28/2000 
04:33 PM ---------------------------


Bjorn Hagelmann
01/28/2000 09:25 AM
To: William S Bradford/HOU/ECT@ECT, Jonathan Le/HOU/ECT@ECT, Gary 
Hickerson/HOU/ECT@ECT, Philippe A Bibi/HOU/ECT@ECT, Vince J 
Kaminski/HOU/ECT@ECT
cc: Rick Buy/HOU/ECT@ECT, Mike McConnell/HOU/ECT@ECT 
Subject: Credit Applicatiions in GRMS

THIS NOTE IS FROM TED MURPHY (not bjorn hagelman)

My understanding is that yet another meeting has been scheduled with the 
intent of diverting resources from the GRMS project to some other project.

While I am not privy to the urgency of this other project, I do know that we 
have a very large, multi -phase project going in GRMS.
GRMS stands for the GLOBAL RISK MONITORING SYSTEM.  It is not intended to be 
a commercial trading product not is its primary purpose for commercial 
decision-making.  Conceptually, it is a risk warehouse for the primary 
purpose of RAC due to the deficiency of current front office trading systems 
and their inability to provide timely, aggregated information useful to RAC.  

RAC has spent over a year developing a business plan scope and detailed task 
list to accomplish its objectives.  As a firm we are woefully behind our 
press clippings in our ability to aggregate and understand our risk profile.  
My most recent sojorn  in Europe is a classic example of the current systems 
inabilty to aggregate and meet the needs of RAC having abetted poor decision 
making and causing cash losses in well in excess of the GRMS budget or that 
of the Market Risk Group in RAC.  

The GRMS project is a requirement that Bill Bradford and I have in order to 
do our jobs.  We have delegated authority to Debbie Brackett and Rudi Zipter 
to make decisions regarding priorities and as such meet regularly with 
Jonathon and his team as well as Rick Buy to provide updates.  While progress 
is never as fast as we would like it, in every instance in which we have only 
to rely on RAC, Jonathon's team and Research to make a deadline it haas been 
hit.  The primary reason for any delays whatsoever has been the diversion of 
resources off the project or the reliance for cooperation from some other 
source - most recently the IT staff in London was a tremendous impediment to 
deadlines.  

Please excuse the frustration that is apparently coming through in this note, 
but I feel like the boy with his finger in the dyke and no one is listening.  
Also, I have had several employees come to resignation over their frustration 
on the lack of management support for this project, usually manifesting 
itself in the lack of resources or the diversion of resources devoted to it.

I think we have proven collectively that we can organize a modular multiphase 
project and provide tangible deliverables when not distracted.  Please let us 
do our jobs.  I do not denigrate the efforts of others, but I believe that 
they must either submit their detailed requirements to us for our 
consideration of their worthiness to put in OUR que or develop their own 
project with their own resources.

Thank you for your consideration of this opinion.  As it relates to things 
that will effect the ability of Market Risk to do its job, please consult me 
as I would you.

Ted