Contact:Laban Coblentz
Laban.Coblentz@iter.org+33 6 14 16 40 85

25th ITER Council: All efforts converging toward the start of machine assembly
ST PAUL-LEZ-DURANCE, France (21 November 2019) – The ITER Council has convened toreview the performance of the ITER Project toward First Plasma in 2025. The Council
evaluated the progress of manufacturing, construction and installation against establishedperformance metrics and the Revised Construction Strategy approved in June 2018. Project
execution to achieve First Plasma is now more than 65% complete.
At its Twenty-Fifth Meeting on 20-21 November 2019, the ITER Council assessed the latest progress
reports and project performance metrics. The project continues to maintain a vigorous pace and robust
performance, with the ITER Organization and Domestic Agencies working as an integrated OneITER Team to meet the project’s demanding schedule and groundbreaking technical requirements.
Construction and manufacturing progress: Since January 2016, 42 scheduled Council-approved
project milestones have been achieved.
Since the Council last convened, Europe has completed civil works on the Tokamak Building,and is on pace to fully hand over the building to the ITER Organization (IO) in Spring 2020.
India has completed the fabrication of the cryostat base and lower cylinder, and has turned
these components over to the IO. Korea has nearly completed the first vacuum vessel sector;
the first segments of the thermal shield have arrived at ITER, as well as the massive upending
tool which—together with the already installed sub-sector assembly tools—will be used toassemble the vacuum vessel sectors, thermal shield, and toroidal field coils in two assemblylines. Europe and China have marked the completion of the first poloidal field coil (PF), andboth PF5 and PF6 will be ready for cryogenic testing early next year. Installation of components
from China, Europe, India, Korea, and Russia is well advanced on both the Cryogenics Facility
and the Magnet Conversion Building, and the first cryolines have been installed in the Tokamak
Building. Testing is well underway on the first central solenoid module in the United States, andJapan will be ready to ship the first toroidal field coil early next year.
Substantial progress is ongoing for every major ITER component, system and structure.

Preparation for Assembly Phase: The Council reviewed the full scope of steps taken to prepare
for the Start of Assembly in 2020. The results of the recent In-Depth Independent Review ofAssembly and Installation Strategy were constructive, with some areas for improvement.
The reorganization of the ITER Organization, in preparation for the Assembly Phase, is onschedule for completion by January 2020.
Following international competitions, the ITER Organization has signed two major contracts
for Tokamak assembly, in keeping with the Revised Construction Strategy. These contracts,
both of which will last through 2024, will cover the assembly and installation of the Tokamak1core machine, including the vacuum vessel sectors, thermal shield, superconducting magnets,
ports, cryostat, instrumentation, and associated cooling and support structures.
In the margins of the ITER Council meeting, the ITER Organization, the European agency Fusion for
Energy and Japan’s National Institutes for Quantum and Radiological Science and Technology signed acollaboration arrangement by which the experience gained by Euratom and Japan under the Broader
Approach Agreement—in particular in the assembly, installation, integrated commissioning andoperation of the tokamak JT-60SA, the construction of which will be completed next year—shouldsupport ITER activities in the coming phases of the project.
ITER Member support: The Council noted with appreciation the efforts made by all Members to meettheir in-kind and in-cash commitments to enable successful implementation of the construction
strategy to achieve First Plasma in 2025. Without full and timely support by all Members in the form ofcontributions in accordance with commitments, it was underlined that the capacity to remain onschedule for First Plasma will be at high risk. The Council reaffirmed the need for all ITER Members
to meet their in-kind and in-cash commitments on a timely basis to enable successful implementationof the construction strategy.
In accordance with the ITER Agreement requirement to have a Management Assessment of the ITER
Organization performance every two years, the 2019 ITER Management Assessment contract wassigned.
Council Members reaffirmed their strong belief in the value of the ITER Project mission and vision todevelop fusion science and technology, and resolved to work together to find timely solutions tofacilitate ITER’s success. The Council congratulated the One-ITER Team on the commitment toeffective collaboration that has put the project on the path to success. The Council will continue tomonitor project performance closely, and to provide the support needed to maintain this pace ofachievement.
BACKGROUND TO THE PRESS RELEASE
ITER—designed to demonstrate the scientific and technological feasibility of fusion power—will be
the world's largest experimental fusion facility. Fusion is the process that powers the Sun and the stars:
when light atomic nuclei fuse together to form heavier ones, a large amount of energy is released.
Fusion research is aimed at developing a safe, abundant and environmentally responsible energy source.
ITER is also a first-of-a-kind global collaboration. Europe is contributing almost half of the costs of its
construction, while the other six Members to this joint international venture (China, India, Japan, theRepublic of Korea, the Russian Federation and the USA), are contributing equally to the rest. TheITER Project is under construction in Saint-Paul-lez-Durance, in the south of France.
For more information on the ITER Project, visit: http://www.iter.org/