Acceleration of Development of Waste to Energy
with Environment-Friendly Technology▪ National Strategic Project (PerPres 3/2016 ; 58/2017 and 56/2018): 1 of 223 projects▪ Main Objectives :▪ Reduce waste volume significantly to improve public health and environment quality▪ Integrated system from upstream to downstream
Province/City

Volume(t/day)Project status 25 Oct 2018

CommercialOperation
Date (COD)

CONSTRUCTION PHASESurabaya

1,000••Developer : PT Sumber Organik
Construction phase for 9 MW Facility (progress 70% per Oct2018). PPA for 11 MW

2019Surakarta

400-450••Developer : PT Solo Citra Metro Plasma PowerConstruction phase for 5 MW Facility

2020

FINANCIAL CLOSE PHASE

Sarbagita(Bali)

1,200

•

Assignment to PLN (Indonesia Power). In the process of partner selection (7companies interested)>2021

DKI Jakarta

6,000

•
•

ITF Sunter: assignment to Jakpro. In the process of due dillignece by IFC
Waiting governer’s approval regarding the amount of the tipping fee>2021

Palembang

1,200

•

Developer: PT Indo Green Power with BOO scheme.

>2021

Bekasi2,200•

Developer : PT Nusa Wijaya. In the process of revision of Feasibility Study andInterconnection Study>2021

Source : KPPIP pada Rapat Koordinasi PLTSa 12 Kota 29 Oktober 2018

Acceleration of Development of Waste to Energy
with Environment-Friendly Technology▪ National Strategic Project (PerPres 3/2016 ; 58/2017 and 56/2018): 1 of 223 projects▪ Main Objectives :▪ Reduce waste volume significantly to improve public health and environment quality▪ Integrated system from upstream to downstream
Province/City

Volume(t/day)Project status 25 Oct 2018

CommercialOperation
Date (COD)

BIDDING PHASE

Bandung(Jawa Barat)

1,820

•
•

Bidding Process preparation,
Transaction Advisor processed by Project Development Facility (PDF) MoF>2022

Tangerang

1,000•Funding scheme : assignment to regional enterprises (BUMD) and bidding forprospective partners
PQ Process on going, 9 companies interested, using MBT and RDF technologies

>2022

•

PREPARATION PHASESemarang

800-900

OBC will be funded by Australian Govt through KIAT. Bidding for OBC Consultant alreadyopened by KIAT on October 2018

>2022

Makassar

1,000

OBC funded by South Korea Govt (KEITI and GTC). Currently in the process of OBC
document finalization>2022

SouthTangerang

1,000

OBC submitted to Bappenas on Dec 2017. OBC improvement funded by South Korea
Govt>2022Manado

1,000

Funding needed for OBC document.

>2022
Source : KPPIP pada Rapat Koordinasi PLTSa 12 Kota 29 Oktober 2018

Acceleration of Development of Waste to Energy
with Environment-Friendly Technology
International Cooperation
Jepang

Ina-Jpn Joint Committee for WtE Development ;26-29 2nd Joint meeting : Technical Guideline, Business Model
Target : Tangerang , Denpasar dan Jawa Barat

Korea

Masterplan completion
OBC
Target : Makasar
Palembang FS for relandscaping

Australia

Feasibility Study Completion of Semarang
Target : Semarang

Denmark

Masterplan of Waste Management
Target : Semarang

Solar PV costs have dropped when majority of the energy infrastructure is yet
to be built in emerging economies

USA
25
Unsubsidized US Solar PPA Price cents/kWh

20

15

AVG BPP 2017

10

5

Levelized Cost (cents/kWh)Levelized Cost (cents/kWh)

25

India

20
Diesel(BackupGeneration)

15
SolarAuctions

10

AVG BPP 2017

5Coal02007 2008 2009 2010 2011 2012 2013 2014 2015 2016 2017 2018

02012

2013

2014

2015

2016

2017

• Part of the cost reduction is driven by policy innovation

E NERGY TECHNOLOGIES AREA

E NE R G Y A NAL Y S I S AND E NV I R O NME NT AL I M P ACT S D I V I S I O N5