OZ Component Introduction/Ganttchart

Date: 2018/01/15

Ongoing Project LIST (All Grade & Target) 2011-10
NO

GBM

STATUSPROJECT

GRAD
ERes

PLAN
MBR

Verv
Res I/S Ren 3D S/M H/M Launch TYPE
alPM

PL

30011001000

1011 DVS

Delayed SPIDER

NEW

PrecedingJohn Davis

Mehta
Kristopher

2 DVS

Delayed GAMMA-2

NEW

PrecedingRichardson
Ian

John Davis

3 Network

Delayed Graphic Artwork

REF

GRAPHIC

Ross Devin

Lee Chin

Ross Aidan 00000004 Network

Delayed Advance Gateway

NEW

PrecedingCraig
Amundson

Perez
DeannaLiang Crystal 00000005 Network

Delayed Premium keyphone UINEWHI

Ross Devin

Lee Chin

Simmons
Sydney00000006 Network

Delayed SCM-230PNEW

Commercializatio
Ross DevinnPerezDeannaLiang Crystal 0000000NEW

Commercializatio Craig
nAmundson

BrendaGibson1000000

REF

Commercializatio Craig
nAmundson

BrendaGibsonEvans Lucas 1000000NEWHI

Lee Chin

MalhotraIvan

000000010 UI Planning Ready

Advanced Design EvaluationETC

HI000000011 UI Planning Prep.

Advanced Design EvaluationNEWHI0000000

Emotional
12 DesignPrep.

Wireless Dept(TN) Sound
strategy

Commercializatio BeckernKatrina

0000000

Design13 Planning

Delayed [event]_Design Exhibition_IF NEW

Support work

Yuan Casey Srini Whitney 0000000

Living
14 before '03

Delayed Domestic STEAMER

NEW

Commercializatio
Scott Kylen

Max
Blagburn

1000000

Living15 before '03

Delayed H70

NEW

Commercializatio MegannRamirez

Lopez Andre0000000

Living16 before '03

Normal America 'JUMBO' PROJECT NEW

Commercializatio
Scott KylenMaxBlagburn

Foster Alexia 0000000

Living17 before '03

Prep.

Auto Washer Fiber Body
FA-ProjectNEW

Commercializatio
nMorenoAlfredo000000118 WirelessPrep.

2012 MMS Project

PREPreceding

Stewart
Jasmine0001700

System19 Appliances Delayed Art Ceilling Project

NEW

Preceding

Molly
McKenzie

Nara Jenny

0001001

System20 Appliances Delayed HB(Liberation Project)

NEW

Preceding

Molly
McKenzie

Munoz Janet

0000001

System21 Appliances Normal Drum Washer CIS- Mid

NEWPreceding

MorenoRuth Sakas Alfredo

0000000System
22 Appliances Delayed Drum Washer CIS- Mid-High NEW

PrecedingMorenoRuth Sakas Alfredo

0000000System
23 Appliances Normal Drum Washer CIS- High-end NEW

Commercializatio
nMorenoRuth Sakas Alfredo

0000000

SystemNew Concept Functional
24 Appliances Delayed fridge

NEWPreceding

Kim Kari

0000000

System25 Appliances Delayed Air Link System

ACC

Commercializatio Molly
nMcKenzie

Nara Jenny Moreno Billy 0000001

support work

Cart Lynch

Miller Lauren

0000000Preceding

Lewis
Jose Bowen Cameron000001000000008 Network

Wireless LAN
Delayed Adapator(ITP500Adapator)
Prep.
Femto-BTS 2nd

9 Network

Delayed Soft-Switch GUI Design

7 NetworkNEW

Strategic
26 Developme Prep.
FTA
ACCnt
27 Computer Normal Server new concept design NEW

Ross Devin

TurnerJordanBrad Taylor

KarlAndersonDiaz Erik

AndersenKristin

28 Computer

Delayed NEON

NEW

Commercializatio Garcia
nPamela

29 Computer

Abel Totoro - Project
Delayed Completion

NEW

Commercializatio
AmandaJose Bowen Honda
n100110130 PrinterNormal Balboa

NEW

Commercializatio Sandra
nBaroneChow Logan

100021131 PrinterDelayed MontblancNEW

Commercializatio
Darren Gilln

Ross Dakota

100010032 PrinterDelayed Jaguar (Photo Printer)

NEW

Commercializatio SandranBaroneChow Logan

000010033 Printer

Prep.

PRE

Preceding

SandraBaroneChow Logan

0000

100

Atom(Photo Printer)

NelsonDevin

PLAN / EXECUTION

2010

START11END

PLAN 2011-08-01 2011-10-31
2011.07
EXEC 2011-07-26
PLAN 2011-03-23
2011.05
EXEC
PLAN 2010-11-01 2011-10-31
2011.01
EXEC 2010-02-08
PLAN 2011-05-14 2011-10-31
2011.01
EXEC 2011-07-06
PLAN 2011-08-15 2011-10-312011.02
EXEC 2011-09-19
PLAN 2011-08-13 2011-10-31
2010.12EXEC 2011-09-21
PLAN 2010-03-05 2011-09-30
2010.01
EXEC 2011-01-13
PLAN 2011-08-15 2011-09-30
2011.01
EXEC 2011-07-21 2011-09-30
PLAN 2011-02-21
2011.01
EXEC
PLAN 2011-07-22 2011-10-05
2010.12EXEC 2011-07-22 2011-10-05
PLAN 2010-04-25 2010-11-13
2010.12EXEC 2010-09-08
PLAN 2011-07-01 2011-10-10
2010.01
EXEC 2011-09-15
PLAN 2011-07-24 2011-09-28
2009.07
EXEC 2011-07-27
PLAN 2011-07-23 2011-09-15
2011.06
EXEC 2011-09-15
PLAN 2011-07-01 2011-08-15
2011.05
EXEC 2011-06-01 2011-09-28
PLAN 2011-07-08 2011-10-31
2011.01
EXEC 2011-07-19
PLAN 2011-07-22 2011-10-30
2011.06
EXEC 2011-09-13
PLAN 2011-09-03 2011-10-30
2012.01
EXEC 2011-01-26
PLAN 2011-08-03 2011-10-30
2012.03
EXEC 2011-01-27
PLAN 2011-09-03 2011-10-30
2012.02
EXEC 2011-01-26
PLAN 2011-07-02 2011-10-19
2011.06
EXEC 2011-07-26
PLAN 2011-06-04 2011-10-05
2011.06
EXEC 2011-06-06
PLAN 2011-09-12 2011-09-30
2011.06
EXEC 2011-08-15 2011-10-30
PLAN 2011-08-15
2012.04
EXEC
PLAN 2011-07-19 2011-10-12
2011.03
EXEC 2011-09-18
PLAN 2011-07-01 2011-09-29
2010.12EXEC 2011-07-01
2011
PLAN 2011-04-25 2011-10-30
1Q
EXEC 2011-04-25
PLAN 2011-06-25 2011-10-30
2011.05
EXEC 2011-07-24
PLAN 2011-09-06 2011-10-30
2011.03
EXEC 2011-09-18
PLAN 2011-08-22 2011-10-20
EXEC 2011-07-01 2011-09-30
PLAN 2011-07-16
EXEC
PLAN 2011-04-10 2011-08-30
2011.05
EXEC 2011-04-25
PLAN 2011-05-10 2011-08-30
2011.05
EXEC 2011-05-11

12

EXECUTION
2011

12345672012
8910111212345678910

OZ Component Introduction/Ganttchart

Date: 2018/01/15

Ongoing Project LIST (All Grade & Target) 2011-10
NOGBM

STATUSPROJECTGRAD
EResPM

PL

PLAN
MBR

Verv
Res I/S Ren 3D S/M H/M Launch TYPEal34 PrinterDelayed Hummingbrid/REF

NEW

Commercializatio
Darren Gill
n35 PrinterDelayed Hummingbrid2(home)

NEW

Commercializatio
Darren Gilln

Taylor Nicole

000020136 PrinterDelayed Rocky2(home)

NEW

Commercializatio
Darren Gilln

MehwishTaylor Nicole Dawood

000010037 PrinterDelayed Thames-L

Refere Commercializatio Sandra
ncen
BaroneChow Logan

000001

1000000038

Taylor Nicole

0000111

PLAN / EXECUTION

2010

START11END

PLAN 2011-02-07 2011-07-30
2011.05
EXEC 2011-02-07
PLAN 2011-04-10 2011-08-30
2011.03
EXEC 2011-04-25
PLAN 2011-05-10 2011-08-30
2011.06
EXEC 2011-05-11
PLAN 2011-02-07 2011-07-30
2010.01
EXEC 2011-02-07
PLANEXEC12EXECUTION
2011

12345672012
8910111212345678910