Scheme of the Project of Decommissioning andContaminated Water Management andSchedule of RFP
April 25, 2014

Management Office for the “Project of Decommissioning andContaminated Water Management”

Copyright (C) Mitsubishi Research Institute, Inc.

Contents
Previous Events
Project Scheme
Role and Purpose of RFI and RFP
Planned Timeline

Copyright (C) Mitsubishi Research Institute, Inc.

34562

Previous EventsTime
December 13, 2013
− January 31, 2014

December 27, 2013

February −March 2014

EventActor•RFI for designing innovative approaches to fuel debris
retrieval, as well as to identifying technologies requiredto achieve the objectives＜Entrusted to the International
Research Institute for Nuclear
Decommissioning（IRID）＞•

Hold the workshop for RFI for designing innovative
approaches to fuel debris retrieval

METI/ANRE, IRID•

Review of the received information

same as above•

METI/ANRE selected the Mitsubishi Research Institute(MRI) as the project management office for the “Projectof Decommissioning and Contaminated WaterManagement”

METI/ANRE

Hold the workshop for implementation of the research
project for designing innovative approaches to fueldebris retrieval

MRI, IRID

February 25, 2014

April 25, 2014
(today)•Copyright (C) Mitsubishi Research Institute, Inc.

3METI/ANREProject Scheme
METI / ANRE
Funding
Grant payment【Fund Establishment Organization】
Eco Future FundAssignment

Third party
committee

Request forreview

【PMO】
IRID
(TechnicalMRI Technical Support Team)

Result of thereview

support
Application
for thesubsidy;
Report ofcompletion

Grant
approval
notice;Settlement of
the amount

Progress
report;ResultreportProgressmanagement;
Report of reviewof the Third party
committee

Subsidized project
operatingentities
各補助対象事業者

Copyright (C) Mitsubishi Research Institute, Inc.

Share ofinformation

4User
commentTEPCO
Fukushima DaiichiDecontamination &Decommissioning
Engineering Company

Role and Purpose of RFI and RFP
 Difference between the RFI (Solicitation of technical information) conductedfrom December 2013 to January 2014, and the RFP (Solicitation of entities
to implement the subsidy program) being explained today
 RFI (Solicitation of proposals on technology) is a process of requesting information, thepurpose of which is to grasp what technologies or ideas exist, in order to gather domestic
and overseas wisdom
 Forthcoming RFP is a solicitation process to decide implementing entities conducting C/S(conceptual study) and F/S (feasibility study) with subsidies from ANRE Treatment of the information received in the RFI process
 The information received in the RFI process has been utilized to establish technicalspecifications for the RFP In accordance with the procedures of the RFI, the information classified as NDI (NonDisclosure Information) was shared solely with the team specifically set up in IRID, withANRE, and with TEPCO Regarding the RFP (Solicitation of entities to implement the subsidyprogram) Those who did not participate in the RFI are also eligible for the RFP process Those who plan to participate in the RFP (Solicitation of entities to implement the subsidyprogram) must submit application documents in compliance with the stipulated forms
after commencement of the process
Copyright (C) Mitsubishi Research Institute, Inc.

5Planned Timeline
2014
Apr.

May

Jun.

RFP(Solicitationof entities toimplementthe subsidyprogram)

Jul. Aug. Sep.

Oct.

Nov.

Dec.

Jan.

Feb.

Mar.

Two months

4/25
Workshop

2015

Commencementof RFPInformation
session of RFP

Deadline

Review
Adoption
Coordination ofthe contents, etc.

Decision on thegrant

Implementationof F/S, C/S

F/S, C/S
Progress report

Copyright (C) Mitsubishi Research Institute, Inc.

6

Result reportContact
Mitsubishi Research Institute, Inc.
Management Office for the “Project of Decommissioningand Contaminated Water Management”
FAX ： 03-3578-7025
E-mail ：hairo-jimu@mri.co.jp

Copyright (C) Mitsubishi Research Institute, Inc.

7