The Chemours Company
Fayetteville Works
22828 NC Highway 87 W
Fayetteville, NC 28306

July 15, 2019

Sheila Holman
Assistant Secretary for the Environment
1601 Mail Service Center
Raleigh, NC 27699-1601
sheila.holman@ncdenr.gov
Re:

Submission of Quarterly Progress Report Pursuant to Consent Order Paragraph 28

Dear Ms. Holman,
Chemours is pleased to submit the enclosed second quarterly progress report, as required
under paragraph 28 of the Consent Order entered by the Superior Court for Bladen County onFebruary 25, 2019. This quarterly progress report details the work and activities undertaken andcompleted pursuant to the Consent Order for the period from April 1, 2019 to June 30, 2019.
Our comprehensive work to implement the projects set forth in the Consent Ordercontinues on schedule. Our project teams, both at Chemours and our consultants, have beenworking tremendously hard, and Chemours management remains highly committed to full andtimely compliance with all aspects of the Consent Order.
Significant actions undertaken during this reporting period include:
••

•
•
•

•

Construction of the thermal oxidizer, which will capture and destroy over 99.99% ofPFAS air emissions, continues, with scheduled completion and operation by the end of
this year.
Installation of the Vinyl Ethers South carbon adsorber unit (shown in the attachedphotograph), for further control of process as well as indoor air emissions from thatfacility, was completed in June. This project was not required by the Consent Order but
was undertaken by Chemours to achieve additional emissions reductions before thethermal oxidizer is operational.
Chemours continued to test its interim air controls, which are working to meet therequirements of the Consent Order, including achieving a 92% reduction in air emissionsof GenX Compounds for 2019 from 2017 levels.
All of Chemours’ process wastewater continues to be captured and safely disposed of offsite.
Significant work continues to reduce the remaining PFAS loadings from surface waterand groundwater to the Cape Fear River. In particular, Chemours has undertaken
substantial efforts with respect to Old Outfall 002, including the commencement of pilot
studies for multiple treatment options.
Chemours continues to conduct extensive testing and provide replacement drinking watersupplies to qualifying residences and other private well users. Over 700 residences are•receiving bottled water, and whole building and under sink filtration systems are being
installed.
Multiple other studies required by the Consent Order continue to proceed on schedule.

We are focused and intent on ensuring that the Consent Order implementation continues
to proceed in the same manner.
As always, if you have any questions or need any additional information concerning thisreport, or the Consent Order implementation generally, please contact me at
Brian.D.Long@chemours.com.

Sincerely,

Brian D. Long
Plant Manager
Chemours – Fayetteville Works

Enclosure
Quarterly Progress Report

Cc:
William F. Lane, DEQ
Francisco Benzoni, NC DOJ
Michael Abraczinskas, DAQ
Michael Scott, DWM
Linda Culpepper, DWRDavid C. Shelton, Chemours
John F. Savarese, WLRKKemp Burdette, CFRW
Geoff Gisler, SELC2

Vinyl Ethers South Carbon Adsorber Unit Installed in June 20193