# Carnegie Steel Company v. United States/Opinion of the Court

* Court Documents
* Case Syllabus
* Opinion of the Court
United States Supreme Court
240 U.S. 156
Carnegie Steel Company v. United States
Argued: January 21, 1916. --- Decided: February 21, 1916
Petition in the court of claims for the recovery of $8,595.35, alleged to be due claimant as a balance of the price of armor plate furnished the government under a contract between it and claimant.
The contract is an elaborate one and by it claimant engaged to manufacture for the Ordnance Department armor plates of a certain designated thickness, in conformity with instructions, specifications, and drawings attached to and made a part of the contract. And claimant agreed to provide certain of the 18-inch plates for the purpose of the ballistic test prescribed by the specifications, and that such plates, when subjected to the ballistic test, should fulfil certain requirements set forth in the specifications. The dates of delivery were to be on or before September 7, 1911, and November 7, 1911, and the place of delivery the Bethlehem Steel Company, South Bethlehem, Pennsylvania.
The government engaged to receive the plates when manufactured, tested, and approved as provided, and make payment for them in instalments from time to time as the manufacture of the armor and material progressed and after delivery. In the event of the claimant failing to prosecute the manufacture of the armor and material properly, or to complete delivery on or before the dates named in the contract, the Chief of Ordnance might complete such manufacture at the expense of claimant, charging it with the cost thereof in excess of the contract price; 'or else (2) waive the time limit named in the contract and permit the claimant to complete the delivery of the armor and material within a reasonable time, and thereupon deduct from the sum stipulated to be paid the claimant for all of the armor and material, as liquidated damages, a sum equal to 1/30 of 1 per centum of the contract price of all armor and material remaining undelivered on November 7, 1911, for each day of delay in its delivery; Provided, however, that in computing the amount of any such deduction, the claimant should be given credit for delays occurring during the performance of the contract, which the Chief of Ordnance might determine to have been due 'to unavoidable causes, such as fires, storms, labor strikes, actions of the United States, and so forth,' and that the date of completion of the delivery, for the purposes of the final settlement between the parties, should be a date to be ascertained by deducting, from the whole period between the signing of the contract and the date of the actual delivery, all delays which were found to have been due to unavoidable causes.'
It is alleged that claimant encountered difficulties which were unforeseen by both parties when the contract was made, and were then unforseeable, and in consequence thereof the delivery of the armor and pertaining material was delayed unavoidably.
That prior to the manufacture of the armor no face-hardened armor 18 inches in thickness had been manufactured in this or any foreign country, and no information with respect to the process or processes to be employed in its manufacture was obtainable.
That, for the purpose of learning what manner of treatment or face-hardening process should be applied to the 18-inch plates, and in order that they might attain the highest degree of efficiency possible, and meet all the requirements of the specifications, claimant completed one of the plates, applying to it a treatment or face-hardening process deduced from the formula which claimant and every other manufacturer of armor plate in this and every foreign country had followed in the manufacture of armor plate, and which was recognized by authorities on the subject as the one which would give the best results.
That upon its completion the plate was, on April 19, 1911, subjected to the ballistic test and it met the requirements of the specifications. Thereupon claimant proceeded to complete all of the plates, certain of which were selected for the purpose of the ballistic test and failed to fulfil the requirements of the specifications. Other plates were selected and failed. Thereupon claimant, with all due diligence and despatch, made or caused to be made by metallurgical experts exhaustive tests and experiments, and it was ascertained that, in order to pass the test required by the Ordnance Department, the plates must possess certain metallurgical qualities or conditions which, up to that time, were unknown to anyone, and the necessity for which was not foreseeable when the contract was made. In conducting the test it was necessary to use plates of full size and the tests were conducted with all due diligence and despatch. From the plates thus tested the Ordnance Department selected a third plate which was tested January 19th and 24th, 1912, and was found to fulfil the requirements of the specifications. Claimant in due course finished all of the plates which the contract called for, and they were approved and delivered as in the manner prescribed.
It is alleged that by reason of the circumstances detailed there were delays in the delivery of the plates, and that the delays were due to causes which were unavoidable within the meaning of the contract.
On account of the delays, however, the Ordnance Department proposed to deduct from the contract price of the armor and pertaining material the sum of $8,598.15 as liquidated damages on account of a portion of the delay. Claimant made protest, asserting that the delays were due to causes provided for in articles 4 and 8 of the contract.
By article 4 it was provided that in case of failure of claimant to deliver any or all of the armor contracted for there would be deducted from any payment to be made to claimant 1/30 of 1 per cent of the contract price of all of the armor remaining undelivered for each and every day of delay in the completion of the contract, not, however, by way of penalty, but as liquidated damages.
It was, however, provided in article 8 of the contract, that the Chief of Ordnance, in case of delay in the delivery of the armor, as provided in article 1 of the contract, instead of completing the manufacture or delivery of the material at the expense of claimant, might waive the time limit and deduct from any payment due or to become due the liquidated damages, if any, provided for in article 4: 'Provided, however, that in making final settlement based upon the date of completion of the delivery, the party of the first part [claimant] shall receive credit for such delays occurring during the performance of the contract as the Chief of Ordnance may determine to have been due to unavoidable causes, such as fires, storms, labor strikes, action of the United States, etc., and the date of completion shall be considered for the purposes of final settlement as the date of the actual completion of the delivery, less the delays due to unavoidable causes; but none of the above causes shall constitute a basis for an action against the United States for damages.' The government filed a demurrer to the petition. It was sustained as to $7,564.08 of the amount sued for and overruled as to $1,031.08. The damages on account of delay to the amount of the latter sum the court found was due to the government's delay. The other sum, that is $7,564.08, the court attributed to the claimant, the court saying, through Chief Justice Campbell, that 'the difficulties under which claimant labored . . . were not due to 'unavoidable causes' within the meaning of those terms in the contract, and, though unforeseen, did not render the performance impossible;' and added: 'The court cannot make a different contract from that which the parties made for themselves. The Harriman, 9 Wall. 161, 172, 19 L. ed. 629, 633; Sun Printing & Pub. Asso. v. Moore, 183 U.S. 642, 46 L. ed. 366, 22 Sup. Ct. Rep. 240; Satterlee's Case, 30 Ct. Cl. 31; Pacific Hardware & Steel Co. v. United States, 49 Ct. Cl. 327.' [49 Ct. Cl. 407].
It will be observed that the point in the case is a short one. It is whether the causes of delay alleged in the petition were unavoidable, or were of the character described in the contract; that is, 'such as fires, storms, labor strikes, action of the United States, etc.' The contention that the alleged causes can be assigned to such category creates some surprise. It would seem that the very essence of the promise of a contract to deliver articles is ability to procure or make them. But claimant says its ignorance was not peculiar, that it was shared by the world, and no one knew that the process adequate to produce 14-inch armor plate would not produce 18-inch armor plate. Yet claimant shows that its own experiments demonstrated the inadequacy of the accepted formula. A successful process was therefore foreseeable and discoverable. And it would seem to have been an obvious prudence to have preceded manufacture, if not engagement, by experiment rather than risk failure and delay and their consequent penalties by extending an old formula to a new condition.
But even if this cannot be asserted, the case falls within The Harriman, supra, where it is said that 'the principle deducible from the authorities is that if what is agreed to be done is possible and lawful, it must be done. Difficulty or improbability of accomplishing the undertaking will not avail the defendant. It must be shown that the thing cannot by any means be affected. Nothing short of this will excuse nonperformance.'
And it was held in Sun Printing & Pub. Asso. v. Moore, 183 U.S. 642, 46 L. ed. 366, 22 Sup. Ct. Rep. 240, that 'it was a wellsettled rule of law that if a party by his contract charges himself with an obligation possible to be performed, he must make it good, unless its performance is rendered impossible by the act of God, the law, or the other party. Unforeseen difficulties, however great, will not excuse him.' Cases were cited, and it was said the principle was sustained by many adjudications.
It was said, however, in The Harriman, that 'the answer to the objection of hardship in all such cases is that it might have been guarded against by a proper stipulation,' and such a stipulation is relied on in the case at bar. Ignorance of the scientific process necessary for face-hardening 18-inch armor plate is asserted to be an unavoidable cause of the character of the enumeration of article 8 of the contract; that is, such as fires, storms, labor strikes, action of the United States, etc.' The contention is that it is the same 'genus or kind,' because (1) it was not foreseeable when the contract was made; (2) was not the result of any act or neglect on the part of claimant; (3) was not a cause the company could prevent. What we have already said answers these contentions. Ability to perform a contract is of its very essence. It would have no sense or incentive, no assurance of fulfilment, otherwise; and a delay resulting from the absence of such ability is not of the same kind enumerated in the contract-is not a cause extraneous to it and independent of the engagements and exertions of the parties.
Judgment affirmed.
Mr. Justice McReynolds took no part in the consideration and decision of this case.

## Notes

This work is in the public domain in the United States because it is a work of the United States federal government (see 17 U.S.C. 105).
Public domainPublic domainfalsefalse