# Bowers Hydraulic Dredging Company v. United States/Opinion of the Court

* Court Documents
* Case Syllabus
* Opinion of the Court
United States Supreme Court
211 U.S. 176
Bowers Hydraulic Dredging Company v. United States
Argued: November 11, 1908. --- Decided: November 30, 1908
The appellant, the dredge company, sued to recover $28,321.76. The relief sought was based on the averment that, under a contract for dredging a channel in the Christiana river and in or about the harbor of Wilmington, Delaware, made in 1899, and a supplementary contract made in June, 1901, the dredge company had excavated 260,430 cubic yards of earth, for which, at the contract price, it should have been paid the sum sued for, but that the United States, in making settlement under the contract, despite the protest of the dredge company, had declined to pay, upon the ground that excavating and removing the earth referred to was not within the contract. The pertinent facts found by the court below are these:
Prior to September, 1899, the United States was engaged in excavating a channel in the Christiana river and about the harbor of Wilmington, Delaware. The work, in September, 1899, was in process of execution, under a contract between the United States and the New York Dredging Company. In the office of the United States engineer in charge of the work there existed maps or drawings showing the condition of the river prior to any work being done by the New York Dredging Company, the location of the channel in which the work was being done, and the specifications controlling the contract, as well as the progress made in the work. Of these facts the dredge company had knowledge. On September 18, 1899, the United States engineer office at Wilmington, through William F. Smith, United States agent, advertised for proposals for the dredging and removing of about 900,000 cubic yards of material in connection with the work then being done, as previously stated. In the advertisement inviting the proposals it was stated that specifications, blank forms for proposals, and all available information would be furnished on application to the engineer office. The specifications for the work in question recited:
'The project, for the completion of which contracts are authorized in the law above quoted, requires the dredging of the Christiana river to a depth of 21 feet at mean low water from the 21-foot curve in the Delaware river to the upper line of the pulp works; thence to the draw pier of the Shellpot branch, No. 4, of the P., W. & B. R. R., so as to give a depth which gradually diminishes to 10 feet at mean low water at the latter-named place and the removal of shoals having less than seven (7) feet of water over them; thence to Newport,-the width to be 250 feet to the mouth of the Brandywine, 200 feet thence to the upper line of the pulp works, and 100 feet above. Work is now in progress under contracts for dredging to a depth of 18 feet up to the pulp works, the width to be made being 200 feet, and for all above-described dredging above the pulp works. The work required under these specifications is the dredging that remains to complete the project, additional to that done or to be done under the contracts above referred to until their termination or completion. It is estimated that about 900,000 cubic yards will have to be removed.'
The character of the work required, the method of carrying on the same, and the steps to be taken to fix the amount to become due under the contract when fully performed, were stated in the specifications as follows:
'The amount of material removed will be paid for by the cubic yard, measured in place, and shall be determined by surveys made before dredging is commenced and after it is completed. All surveys and measurements are to be made under the direction of the engineer in charge, by persons employed by him for that purpose. The decision of the engineer in charge as to the amount of material excavated and removed, as well as to its location and deposit, shall be final and without appeal on the part of the contractor.
'The location of the work shall be plainly located by stakes and ranges. The level of mean low water, as established by the engineer in charge, shall not be changed during the progress of the work. The contractor shall be required to supply the lumber for the necessary stakes and ranges, and shall at all times, when called upon, furnish men and boats to set them and keep them set under the direction of the inspector, the expense thereof to be included in the contract price for the dredging.
'No guaranty is given as to the nature of the bottom, but, as far as it is known, it is sand, mud, clay, and gravel. Bidders are requested to satisfy themselves upon this point and to examine all other local conditions, as it will be assumed that their bids are based upon personal information. No extra allowance will be made for excavating material differing from that herein described.
'It is understood and agreed that the quantities given are approximate only, and it must be understood that no claim will be made against the United States on account of any excess or deficiency, absolute or relative, in the same. Bidders are expected to examine the drawings, and are invited to make the estimate of quantities for themselves. It is not expected that the actual quantities will vary more than 10 per centum from the estimates.
'Payments will be allowed for actual dredging to twenty-one (21) feet below mean low-water level. Work done outside of the designated lines of excavation or below the specified depth will not be paid for, and any material deposited otherwise than specified and agreed upon must be removed by the contractor at his own expense.'
On November 20, 1899, the claimant (dredge company), whose proposal had been accepted, entered into a contract with the United States through General William F. Smith, United States agent, for the performance of the additional dredging, in conformity with the advertisements and specifications referred to in the preceding findings. It was provided in the contract that 'the said Bowers Hydraulic Dredging Company shall furnish all labor, machinery, and appliances necessary or proper for the faithful execution of the contract, and shall do the work called for, and in all respects carry out and comply with the said specifications for dredging.' The sum to be paid was fixed by the contract at 10 7/8 cents for each and every cubic yard of material dredged, 'measured in place,' the said price including removal and redeposit.
Presumably, in consequence of knowledge on the part of the dredge company of a refusal by the government to pay the New York Dredging Company for the work being done by it for the removal of any earth from the excavated channel, derived from the sliding from slopes of the same, the dredging company, before commencing work, addressed a letter to General Smith, engineer in charge, requesting to know whether its contract would be construed as excluding payment for removing such earth. General Smith replied 'that payment will be made for the quantity of material removed within the designated lines of excavation as determined by measurement before and after the dredging, and that such measurement does not include material which comes in from the sides during the progress of dredging.' The letter stated: 'I deem it proper to add that this is in conformity with the instructions received from the chief of engineers on the subject.' The dredge company thereupon replied, protesting against this construction, declaring that it was not bound thereby, and that its performance of the work must not be construed as an acceptance of the correctness of such interpretation.
The work was commenced. Whenever a payment was made under the contract, the dredge company, in receiving the same, asserted that it was entitled to be paid for removing any earth which had fallen into the excavation from the slopes and which had been removed by it, and, on payment for such work being refused, it protested. On June 21, 1901, while the work on the contract was proceeding, the dredge company made a supplementary contract, increasing the amount to be by it excavated, in accordance with the terms and specifications of the prior contract, from 900,000 to 1,300,000 cubic yards. As the work thereafter progressed under both contracts payments were continued to be made by the government and received by the dredge company under protest, as before stated, until the work under the contracts was finally completed.
'The amount of material that fell or slid from the sides or slopes of the vertical walls in front of the dredge and that was removed thereby along with the excavated material within the designated lines for dredging as provided by the contract was more than 30,000 cubic yards, which, at the contract price of 10 7/8 cents per cubic yard, would amount to over $3,000.'
In the opinion delivered by the court below it was said:
'We are therefore of the opinion that the specifications, which are made part of the contract, are plain and unambiguous, and that they not only furnish the basis of measurement in place of the material to be excavated, but that the measurements made by the engineer in charge were in strict accord therewith. This being so, any other method of measurement in place, even though customary, is excluded by the terms of the contract, and therefore expert testimony is not admissible to explain language that needs no explanation.' [41 Ct. Cl. 229.]
And for these reasons the right of the dredge company to recover was denied. A new trial was asked, among others, on the ground that error had been committed in not finding the trade meaning of the words, 'measured in place,' and because the amount of cubic yards of earth which had slid in from the sides or slopes of the excavation while the contract was being performed, and which had been removed by the company, had not been fixed at 260,430 instead of 'as above 30,000,' as stated in the findings. In addition a request was made that the findings be amended so as to qualify the finding that the price paid should be 10 7/8 cents for each and every cubic yard of material dredged, measured in place, by adding the words, 'the same being the trade meaning or understanding of the words 'measured in place." In addition it was asked that the finding as to the amount of cubic yards removed of matter that fell from the sides or slopes be increased from above 30,000 to 260,430. The motion for a new trial and the motion to amend the findings were overruled. The court, in its reasons for denying the motion, while stating that certain expert testimony had been offered as to the meaning of the words 'measured in place,' further stated that it had declined to consider the same and make a finding thereon, as it concluded, as said in its previous opinion, that the import of the words 'measured in place,' as used in the contract, was so free from ambiguity that it did not consider the testimony relevant. This was based upon the opinion that, whatever might be the commercial signification of the words, that meaning could not be imported into the contract for the purpose of destroying its plain and obvious intendment when the terms of the entire contract and the specifications forming part of the same were given their proper weight.
The errors complained of are all embraced under the following headings:
a. The refusal of the court to receive and consider testimony offered as to the trade meaning of the words 'measured in place' and its refusal to make a finding on the subject. It being contended that the action of the court in refusing to amend its findings and the statement, in its opinion, that it declined to consider such testimony, adequately preserves the question for review.
b. The refusal of the court to find the precise amount removed of earth which slid in from the sides or slopes, thus leaving the finding uncertain on that subject.
c. The attributing of conclusive efficacy to the action of the officer in charge.
And finally,
d. The construction given by the court to the contract.
It is apparent that the question of construction last stated lies at the foundation of all the assignments, and therefore first commands consideration. We say this because, if it be that the court below was correct in its conclusion that the contract gave to the words 'measured in place,' as therein used, a plain and unambiguous signification, it is obvious that the abstract or commercial meaning of those words, upon the hypothesis that they have such meaning, was rightly held to be irrelevant. And it is equally plain that, if the court below rightly construed the contract in the particular mentioned, it will be unnecessary to consider the effect which was given to the action of the officer in charge, since that action was in accordance with the meaning which the court gave to the contract.
Coming to consider the contract, we are of opinion that the court below correctly enforced its self-evident meaning. The requirement that the amount of material removed should be paid for by the cubic yard, measured in place, and shall be determined by surveys made before dredging is commenced and after its completion, clearly in and of itself established a method for fixing the amount of material which might be excavated, and which was to be paid for, absolutely incompatible with the contention that the contract contemplated that payment should be made for excavated earth which might slide into the channel from the slopes of the same during the progress of the work. And this is fortified by the requirement as to the location of the stakes and the keeping of them continually in place during the performance of the work under the contract. It is, moreover, additionally sustained by the provision, 'that no extra allowance will be made for excavating material different from that herein prescribed,' and by the stipulations, 'that work done outside of the designated lines of excavations or below the specified depth will not be paid for,' and 'that any material deposited other than that specified and agreed upon must be removed by the contractor at his own expense.' When these provisions are read in connection with the specification stating that 'no guaranty is given as to the nature of the bottom, but, as far as it is known, it is sand, mud, clay, and gravel; bidders are requested to satisfy themselves as to this point, and to examine all other local conditions, as it will be assumed that their bids are based upon personal information,' in connection with the statement of the approximate quantity, and the further condition that 'no claim will be made against the United States on account of any excess or deficiency, absolute or relative in the same,' we think the conclusion is beyond reasonable controversy that the contract, by its express terms and without ambiguity, excludes the possibility of holding that earth which might slide from the slopes during the excavation was to be paid for by the United States. To separate the words 'measured in place' from all the other provisions of the contract, in order to give them an assumed or proven abstract trade meaning, repugnant to their significance in the contract, would be to destroy, and not to sustain and enforce, the contract requirements. Lest our silence upon the subject may give rise to misconception, we deem it well to observe that even if the original contract was susceptible of a different construction from that which we hold arises from its plain import, such result could have no possible influence on the asserted claim of the dredge company, in so far as that claim is based upon excavation done under the supplementary contract. We say this because that contract was made with the full knowledge of the meaning affixed by the United States to the terms of the contract, and which had been insisted upon in the carrying on of the previous dredging operations.
Affirmed.

## Notes

This work is in the public domain in the United States because it is a work of the United States federal government (see 17 U.S.C. 105).
Public domainPublic domainfalsefalse