# Merrill-Ruckgaber Company v. United States

* related portals: Supreme Court of the United States.
* sister projects: Wikidata item.
United States Supreme Court
241 U.S. 387
Merrill-Ruckgaber Company v. United States
Argued: March 17, 1916. --- Decided: June 5, 1916
Appellant is a New York corporation. It filed a petition in the court of claims for the recovery from the United States of the sum of $4,475.90 for extra work performed in the construction of the foundation for the extension and remodeling of the United States assay office in New York. Issue was joined on the petition and the court of claims, after hearing, dismissed it.
The facts pertinent to the questions presented, collated from the findings, are as follows:
The appellant entered into a contract with the United States through the proper officers of the latter for the construction of such foundation for the sum of $79,400, in accordance with specifications and drawings prepared in the office of the supervising architect.
The specifications required bidders to visit the site and fully inform themselves of the character of the same and the conditions under which the work would have to be performed, and failure to do so, it was provided, would not relieve the successful bidder from the necessity of furnishing material or performing any labor that might be required to complete the work in accordance with the true intent and meaning of the specifications and drawings, without additional cost to the government.
The specifications, it was provided, should supplement the drawings, and specifications and drawings were to be reciprocally explanatory, and the decision of the supervising architect as to the proper interpretation of the drawings and specifications was to be final.
Under the heading 'Excavation' it was provided that 'certain portions of old foundation walls, etc., have been left in place as retaining walls in connection with adjoining buildings; the removal of these walls and the north wall and so much of the present front building as may be necessary to install work under this contract and such other excavation in connection therewith as may be necessary are to be included. . . . The walls, etc., will have to be removed and the excavation made in such manner as not to endanger adjoining property nor prevent the occupancy of the present front building, and all necessary shoring and underpinning, etc., in connection therewith, must be done.'
Subsequently the supervising architect sent to all parties from whom proposals had been solicited the following addendum amending the foregoing paragraph of the specifications:
'Bidders are hereby informed that the specification is to be amended as follows: Page 7, fourth paragraph, under 'Excavation,' after the clause 'and all necessary shoring, underpinning, etc., in connection therewith, must be done,' add, 'In the case of the building joining the north line of the site, the underpinning of the main rear walls must be carried to rock by a method satisfactory to the supervising architect."
A detailed contract was entered into providing that the work was to be done in accordance with the specifications and the addendum thereto and the requirements of certain specified drawings and such other detail drawings and models as might be furnished to appellant by the supervising architect.
It was further provided that changes might be made in the work and materials when required by the United States, the value of such work and materials to be determined on the basis of the contract unit of value, at prevailing market rates, such rates, in case of dispute, to be determined by the architect, whose decision should be binding on both parties, and that no claim for damages on account of such changes or for anticipated profits should be made or allowed. No claim for extra materials or work was to be made or allowed unless specifically agreed upon in writing, or directed in writing by the United States.
The assay office extension was located practically in the middle of the block bounded by Wall, Nassau, Pine, and William streets, and among the buildings surrounding the site were two on Pine street, numbered 25, 27, and 29. Number 25 was ten stories and Nos. 27 and 29 (being one building) was thirteen stories above the street, and each was one story higher at the line of the assay office extension.
Appellant submitted detail drawings showing its proposed method of underpinning and protecting the walls of the Pine street buildings. Referring to the drawings, the architect telegraphed the inquiry why they did 'not show underpinning 25 Pine street extending to rock,' to which appellant replied that, in accordance with the addendum to the specifications, it understood that the building referred to meant 27-29 Pine street, as No. 25 Pine street had no rear wall, but simply a light metallic curtain wall supported on the side walls, and that appellant did not consider there was any rear wall in the building, and therefore it (appellant) showed the side walls to be taken care of in the usual manner and believed its method so provided.
Much correspondence ensued, and finally appellant was told that it was the opinion of the architect's office that its letter of the 2d instant (October, 1909) correctly set forth the position of the office, and that it was of the opinion the work as therein set forth was required by the contract, and that appellant was not entitled to extra therefor, and appellant was directed to carry out its contract without further delay, in accordance with that letter. To which appellant replied that the cost of the underpinning to rock of the walls of No. 25 Pine street would be $4,800 in addition to the price named in the contract, and concluded as follows:
"As the contract does not expressly or impliedly require us to underpin to rock premises 25 Pine street, we shall proceed with the work under the contract, taking necessary steps to protect said premises, but will not underpin any portion thereof to rock except upon the understanding that we are to be paid the reasonable cost thereof, as indicated above.' 'To which the supervising architect replied, on October 30, 1909: 'Your statements are noted and you are now directed to proceed without further delay to complete the work in line with office letters of the 2d, 20th, and 26th instance, and without expense to the government. And you are advised that unless you take action along this line within a reasonable time consideration will be given to serving the eight days' notice preparatory to the government assuming charge of the work and completing it at your expense.'
'Upon appeal to the Secretary of the Treasury the action of the supervising architect was ratified, and the claimant was directed in writing by the Secretary to proceed with said underpinning in accordance with the requirements of the supervising architect, otherwise the contract would be completed at claimant's expense. The claimant did the work under protest, and completed it and all of the work under said contract within the time stipulated in the contract. The actual cost of underpinning to rock said building No. 25 Pine street was $4,450. The contractor was paid the full amount of the contract price, $79,400.'
The use of the word 'building' in the addendum to the specifications was the result of a clerical error in the office of the supervising architect. But before submitting a proposal for the work, appellant, through its president and agent, made an investigation of the site of the work and the buildings surrounding the site, and ascertained that the rear of both the buildings on Pine street adjoined the site on the north.
Messrs. John S. Flannery and Frederio D. McKenney for appellant.
Assistant Attorney General Thompson for appellee.
Statement by Mr. Justice McKenna: Mr. Justice McKenna, after stating the case as above, delivered the opinion of the court:

## Notes

This work is in the public domain in the United States because it is a work of the United States federal government (see 17 U.S.C. 105).
Public domainPublic domainfalsefalse