# Line 6 Finch West

Line 6 Finch West, also known as the Finch West LRT, is a light rail transit line under construction in Toronto, Ontario, Canada, to be operated by the Toronto Transit Commission. The 10.3-kilometre (6.4 mi), 18-stop line is to extend from Finch West station on Line 1 Yonge–University to the North Campus of Humber Polytechnic in Etobicoke. The line will operate in a dedicated above-ground right-of-way, much of it within Finch Avenue, segregated from street traffic. The line will use transit signal priority and standard gauge rather than the broad Toronto gauge. The line is forecast to carry about 14.6 million rides a year or 40,000 a day by 2031 and will replace the 36B Finch West bus route (west from Finch West station) branch, which is one of the three busiest bus routes in Toronto. In 2023, Line 6 was expected to open within the first half of 2024, with an estimated cost of CA$2.5 billion. In early December 2024, Councillor Jamaal Myers, chairman of the TTC board, stated that the TTC expected Line 6 to open in June 2025 at the earliest. Metrolinx, the project owner, has not officially announced an opening date.

## History

Finch Avenue West is currently served by the 36 Finch West bus, one of the three busiest Toronto Transit Commission bus routes in Toronto. In the 2010s, the route had around 42,600 passengers per weekday, with forecast demand in 2031 that would have resulted in 32 to 39 articulated buses or 45 to 55 standard buses being required to serve the route.

### Early proposals

In March 2007, Toronto mayor David Miller announced the 17-kilometre (11 mi) Etobicoke–Finch West LRT as part of the Transit City project to build several light-rail lines within the city. The western terminus of the line would be built in the Highway 27 / Humber College area in Etobicoke. The line would run along Finch Avenue West eastward, terminating at Finch station in North York.
On April 1, 2009, the Government of Ontario announced that it would provide funding for construction of this line from Humber College to Don Mills station via Finch West and Finch stations, opening in 2013. In March 2010, the Ontario government budgeted less for building transit. As a result, it eliminated the proposed section of the line east of Finch West station.
In December 2010, Mayor Rob Ford cancelled the line after taking office. However, in February 2012, city council voted to restore the project, along with the Eglinton Crosstown LRT (later renamed Line 5 Eglinton), as part of a new transit plan, restoring some of the elements of the Transit City proposal over Mayor Ford's objections.
In April 2012, Metrolinx proposed to start construction on the Finch West LRT in 2015, with the line opening in 2018. By November 2012, when the city and province signed an LRT master agreement, construction for the line was to begin in 2015 for completion in 2020. In April 2015, the province announced that construction of the line would start in 2016 for completion in 2021.

### Procurement

In September 2015, the Government of Ontario announced that its agency, Infrastructure Ontario, would search for a contractor to design, build, finance and maintain the Finch West LRT – with the successful contractor to be chosen by 2017. In February 2016, Infrastructure Ontario invited three consortiums to respond to a request for proposals – Humber Valley Transit Partners (a consortium of SNC-Lavalin and Graham), Mosaic Transit Group (a consortium of ACS Infrastructure Canada, Aecon, and CRH Canada Group) and FACT Partners (a consortium of EllisDon and Bechtel).
In May 2017, Metrolinx confirmed that it had entered into an agreement with Alstom to build 17 (later revised to 18) light rail vehicles for Line 6 Finch West. In September 2017, Metrolinx announced the line would not open until 2022 at the earliest, blaming the delay on uncertainty with the Bombardier vehicle supply.
In April 2018, Mosaic Transit Group was selected to build the transit line. After consultation with Mosaic on a construction schedule, Metrolinx delayed projected completion of the line to 2023, ten years after the originally announced date. That May, Infrastructure Ontario and Metrolinx announced that Mosaic had signed a contract to design, build, and finance the construction of the line and stations, and to maintain them for 30 years after their initial opening.
Effective June 20, 2021, the TTC renumbered the Bay bus route in downtown Toronto from 6 to 19 to free up the route number 6 for the Finch West line.
In 2023, the estimated cost of the line was CA$2.5 billion.

### Construction

Initial preparatory utility works began in 2016. Enbridge Gas Distribution relocated natural gas pipelines lower within the roadway to allow for an appropriate depth beneath the proposed track-bed. Other utility work followed, with replacement and relocation of watermains, hydro poles and hydro cables. In the second quarter of 2019, substantial construction of the project began with work on the maintenance and storage facility (MSF).
Major construction by Mosaic Transit Group began in 2019. In June 2020, the Highway 400 overpasses over Finch Avenue were removed and replaced over two consecutive weekends, using a "rapid bridge replacement" technique. This involved moving the old overpass aside in one piece and installing a new overpass in its place. By late October 2020, the first rails were being installed at the line's new maintenance and storage facility, with the first vehicles scheduled to arrive in mid-2021.
In December 2020, Mosaic Transit Partners awarded Bombardier Transportation a 30-year contract to maintain Line 6's light-rail vehicles as well as wayside systems such as track and overhead catenary. Bombardier was also chosen to maintain the fleet and wayside systems for Line 5 Eglinton in a different contract.
In January 2021, the first of 11 traction power substations that will power the trains was installed. This first substation would power an initial 1,800-metre (5,900 ft) section of track between Norfinch Road / Oakdale Drive and Sentinel Road to allow for train testing.
In late January 2022, the first vehicle test on the Finch West LRT occurred at its maintenance and storage facility. During the test, a vehicle travelled 700 m (2,300 ft) at speeds between 2 km/h (1.2 mph) and 5 km/h (3.1 mph). In February 2022, an LRV made a 700-metre (2,300 ft) trip from the MSF along York Gate Boulevard onto Finch Avenue. Main line testing was expected to take place in late 2022.
By May 2022, Mosaic Transit Group had laid about 35 percent of the 25.6 kilometres (15.9 mi) of total track required to complete the line. Besides the double-track mainline, the total track to be laid included the maintenance and storage facility, crossovers and pocket tracks. Mosaic had already laid 1.8 kilometres (1.1 mi) of track on the mainline between Pelican Gate (near the MSF) and Sentinel Road, which, starting May 20, was to be used for LRV testing with speeds up to 60 kilometres per hour (37 mph). By September 1, 2022, 47 percent of mainline track had been laid.
By late November 2022, the first eight platform canopies had been installed at the Driftwood stop; 116 canopies were to be installed, including two at Humber College station. Earlier in the fourth quarter, the first two electrical cabinets were installed at the Driftwood stop. 29 cabinets were to be installed along the line to power lights, fare machines and security systems.
By the end of March 2023, 56 of the 116 canopies were installed, 75 percent of the catenary poles were installed and 50 percent of the mainline tracks had been laid (not including the maintenance and storage facility).
By late June 2023, canopies have been fully or partially installed at Sentinel, Tobermory, Driftwood, Jane and Finch, Norfinch/Oakdale, Signet Arrow, Duncanwoods, Rowntree Mills, Stevenson, Albion, Martin Grove and Westmore stops.
By October 2023, all rail and overhead catenary had been installed, and all 18 light-rail vehicles had received their final acceptance. By November 2023, all platform canopies had been installed. In late May 2024, the first light-rail vehicle made a test run along the entire line, from Finch West station to Humber College station, with speeds up to 60 km/h (37 mph). By mid-September 2024, construction had finished for the two terminal stations and all surface stops; the testing and commissioning phase remained to be completed.
On August 15, 2024, Mosaic Transit Group filed a lawsuit against the provincial government alleging that when the Toronto Transit Commission was designated as the line's operator, some terms in an agreement between Metrolinx and Mosaic were violated. Mosaic alleged that the agreement between Metrolinx and the TTC was interfering with the completion of the line. Mosaic expected the TTC to "facilitate effective implementation of maintenance and operational requirements once the line commences service".
In July 2023, Line 6 was expected to open within the first half of 2024. In December 2023, the TTC made the assumption for budget purposes that Line 6 would open no earlier than September 2024. However, the builder, Mosaic Transit Group, expected the line to open by the end of 2024. In early December 2024, Councillor Jamaal Myers, chairman of the TTC board, stated that the TTC did not expect Line 6 to open before June 2025 at the earliest.

## Route
### Route description

From west to east, the 10.3-kilometre (6.4 mi) line will run from Humber Polytechnic's North Campus at Highway 27 in northern Etobicoke, starting at Humber College station (which will use the institution's former name) to Finch West station on Line 1 Yonge–University, at Keele Street in North York. Between the two terminals, there will be 16 on-street stops, all along Finch Avenue, where tracks run in the middle of the street, segregated from traffic. In mid-block, the street will be 36 metres (118 ft) wide, with the LRT right-of-way being about 8 metres (26 ft) wide.
From its western terminal at Humber College station, the line will run north in a trench along the west side of Highway 27 to its intersection with Finch Avenue, where the line will curve east in a short tunnel under the intersection and rise to street level along Finch Avenue.$^{:17}$
On Finch Avenue east of Highway 27, there will be two centre-reserved lanes for the LRT flanked by two traffic lanes in each direction as well as bicycle lanes. The Westmore stop will be the first stop (from west to east) of 16 along the route.
After passing the Martin Grove stop, the line will circumvent the north edge of the Albion Centre shopping mall with three stops: Albion, Stevenson and Mount Olive located within a distance of about 800 metres (2,625 ft).
At the Rowntree Mills stop, the line will cross the Humber River where Islington Avenue and Finch Avenue intersect on a bridge over the river with far-side stops on opposite sides of the river.
The line passes the Pearldale, Duncanwoods, Milvan Rumike, Emery, and Signet Arrow stops before passing under Highway 400. One block east of the Norfinch Oakdale stop, at York Gate Boulevard, there will be a wye junction to the line's maintenance and storage facility. The next stop, Jane and Finch, will be a transfer point to the 35 Jane bus, which was the TTC's fifth busiest bus route in 2018.
After passing the Driftwood and Tobermory stops, Line 6 runs over Black Creek and the Sentinel stop will be the last on-street stop before the line's eastern terminal. About 500 m (1,600 ft) east of the latter stop, opposite Romfield Lane, the line will descend into a tunnel under Keele Street to terminate inside Finch West station.
The line will serve several neighbourhoods along its route. Between Highway 27 and the Humber River, the line will serve the Rexdale neighbourhood of Etobicoke, which includes the Mount Olive–Silverstone–Jamestown neighbourhood (also known as Smithfield). There will be five on-street stops in the neighbourhood excluding the Rowntree Mills stop, which straddles the Etobicoke / North York boundary at the Humber River. Between the Humber River and Highway 400 in North York, the line will serve the Humber Summit neighbourhood on the north side of Finch Avenue and Humbermede on the south side. There are five on-street stops in this area again, excluding Rowntree Mills. Between Highway 400 and Keele Street (Finch West station), the line will serve the Jane and Finch neighbourhood, which includes its namesake stop along with four other on-street stops.

### Stations and stops

| Stop | Type | Platform | Notes | Connections proposed as of October 2022 |
| Humber College | Open trench | Centre | On Humber Polytechnic North Campus at Highway 27; the station's name refers to the institution's former name. | Humber College Bus terminal |
| Westmore | On-street | Parallel | At Westmore Drive, east side | 96D Wilson 927 Highway 27 Express |
| Martin Grove | On-street | Centre | At Martin Grove Road, west side | 46 Martin Grove 927 Highway 27 Express |
| Albion | On-street | Centre | At Albion Road, west side | 73C Royal York 118 Thistle Down |
| Stevenson | On-street | Centre | Near Stevenson Road; west of an access road to the Albion Centre shopping mall | |
| Mount Olive | On-street | Centre | At Kipling Avenue, east side, in the Smithfield neighbourhood | 45 Kipling 945 Kipling Express |
| Rowntree Mills | On-street | Far-side | At Islington Avenue, next to Rowntree Mills Park, near the Gord and Irene Risk Community Centre | 37B Islington 937 Islington Express |
| Pearldale | On-street | Centre | At Pearldale Avenue, west side, near Finchdale Plaza | |
| Duncanwoods | On-street | Far-side | At Duncanwoods Drive | |
| Milvan Rumike | On-street | Far-side | At Milvan Drive and Rumike Road | 119B Torbarrie 166 Toryork |
| Emery | On-street | Far-side | At Weston Road in the Emery neighbourhood | 119B Torbarrie 165 Weston Road North 166 Toryork 989 Weston Express |
| Signet Arrow | On-street | Far-side | At Signet Drive and Arrow Road | 84C Sheppard West 99 Arrow Road 119B Torbarrie |
| Norfinch Oakdale | On-street | Far-side | At Norfinch Drive and Oakdale Road; near maintenance facility | 84D Sheppard West 99 Arrow Road |
| Jane and Finch | On-street | Far-side | At Jane Street in the Jane and Finch neighbourhood | 35 Jane 99 Arrow Road 935 Jane Express |
| Driftwood | On-street | Far-side | At Driftwood Avenue | 108 Driftwood |
| Tobermory | On-street | Far-side | At Tobermory Drive | |
| Sentinel | On-street | Far-side | At Sentinel Road | 106 Sentinel |
| Finch West | Underground | Centre | At Keele Street | Line 1 Yonge–University TTC buses |
In January 2018, to avoid naming conflicts with existing TTC and GO stations in Toronto, a consultation process was initiated to select unique names for the stops at Jane, Kipling, Islington, and Weston; the initial suggestions were Jane and Finch, Mount Olive, Thistletown, and Emery Village, respectively. Based on public feedback, Rowntree Mills was also considered, and ultimately selected, for the stop at Islington, while Emery was chosen as the name for the stop at Weston.

## Design

The line has been designed by Arup, DTAH and Perkins&Will – as part of the Mosaic Transit Group consortium. The line will be built with 18 stops, of which 16 are on-street. Each platform will be 48 metres (157 ft) long, the length of an LRT vehicle. Finch West station will be built as a double-length underground station with a centre platform for Line 6.
All stops and the two terminal stations will use transparent glass for walls, partitions and skylights. The terminal stops will use transparent glass for elevators and their shafts. This is to conform to crime prevention through environmental design (CPTED) standards to create a bright and safe environment for riders. Using glass takes advantage of natural light to provide a more attractive environment for riders.
The on-street stops will have canopies, lights, fare machines, cameras and a PA system. Each station and stop will have four screens as part of a passenger information system. The screens will provide arrival times and any news about service on the line, as well as third-party advertising provided by Astral Media, owned by Bell Media. Platforms will also have intercoms for general assistance and emergencies. There will be electrical cabinets at each stop to power electrical equipment and to provide backup power in case of an outage.

## Operations

The line will be operated by the Toronto Transit Commission and maintained by Mosaic Transit Group as part of the public–private partnership contract with Metrolinx. A fleet of 18 Alstom Citadis Spirit vehicles will be used on the line. Dedicated tracks separated from traffic and transit signal priority at intersections will allow the line to provide service 20 percent faster than buses in mixed traffic, as well as increase reliability due to its segregation from traffic. The line will also remove 35 morning and 29 afternoon peak period buses from existing traffic lanes.
According to Metrolinx, Line 6 will have a frequency of every five to seven minutes during peak hours and seven to ten minutes at off-peak times. The estimated travel time between terminals will be 38 minutes. Bicycles will be allowed on board, stored in the bicycle racks inside the vehicles, during the off-peak hours. The line will support Presto fare media.
The maximum operating speed for vehicles on the mainline will be 60 kilometres per hour (37 mph). The line has nine traction power substations stored in pre-built structures along the line.
The line is expected to carry about 42,600 passengers per weekday. By 2031, projected ridership is around 2,800 passengers per hour in the peak direction. Annual operating and maintenance costs were estimated to be $51.5 million in 2022 before deducting fare revenue and costs saved by eliminating parallel bus service.

### Intermediate turnback points

The line will have six intermediate turnback points in addition to the turnbacks at the two terminal stations. All but one turnback point have a pair of crossovers, one facing-point and the other trailing-point. The crossovers at or near the Westmore and Sentinel stops are just one stop away from the western and eastern terminals respectively. The turnback points from west to east are:
* Roughly halfway between Westmore and Martin Grove stops (pair of crossovers)
* East of Albion stop (trailing-point crossover)
* East of Mount Olive stop (pair of crossovers)
* East of Milvan Rumike stop (pair of crossovers)
* East of Norfinch Oakdale stop (pair of crossovers)
* East of Sentinel stop (pair of crossovers)

### Maintenance and storage facility

Metrolinx has constructed a maintenance and storage facility (MSF) on a lot on the north side of Finch Avenue West between York Gate Boulevard and Norfinch Drive next to Monsignor Fraser College's Norfinch Campus. The MSF will have facilities to service the Alstom Citadis Spirit light rail vehicles used on the line, as well as the line trackage.
The 100,000-square-metre (1,100,000 sq ft) site will include a maintenance building with an area of 10,000 square metres (110,000 sq ft), open-air storage for up to 26 LRVs, a car wash facility, materials storage, an administration building and a traction power substation. The facility will have 4.4 kilometres (2.7 mi) of track, including both exterior storage and interior tracks. There is also 600 metres (2,000 ft) of track to connect the MSF to Finch Avenue via York Gate Boulevard. Once the line is completed, LRVs leaving the facility will be able to enter service either in an eastbound or westbound direction.
Construction of the facility started in 2019, and the MSF was ready to receive its first LRV by the end of July 2021. With completion of the MSF, Mosaic Transit Group will start to test LRVs and the communication system. In late 2021, a section of the line from the MSF to Sentinel Road was energized for up to 18 months of testing.
In July 2020, Metrolinx was criticized for proposing to sell off land in the Jane and Finch neighbourhood located in front of the MSF, contrary to initial promises to local community groups. A 32-metre-wide (105 ft) strip of land along Finch Avenue is currently being used as a construction staging area by Mosaic Transit Group. In March 2021, Metrolinx cancelled their proposal and agreed to provide the land at zero cost to allow for the construction of a community hub by the City of Toronto and the local community, following completion of the line.

## Rolling stock

The fleet for the line will consist of 18 Alstom Citadis Spirit light rail vehicles. The vehicles are 48 metres (157 ft) long, with a seating capacity of 120 passengers and a maximum capacity of 292. Each LRV will have four wheelchair positions and bike racks. There will be no designated areas for strollers or other large objects with wheels, but these could be parked at locations with fold-up seats. Each vehicle weighs 81 tonnes (89 tons).
The trains were ordered in May 2017 by Metrolinx, as part of a joint order of 121 trains for the Hurontario LRT in neighbouring Mississauga and the Finch West LRT, at cost of $528 million. The trains are being built at an Alstom plant in Brampton. The first vehicle was assembled in September 2020 and arrived from Alstom at the MSF in two sections on July 28 and 29, 2021. The second LRV arrived in two sections on November 12, 2021. A third vehicle arrived in 2022. After joining the two delivered sections, the vehicles are run around the MSF yard initially at 5 km/h (3.1 mph), then each vehicle is tested by running it around the yard for 600 kilometres (370 mi) without a defect occurring.
The same type of vehicles will be used for the Hurontario LRT. The line was originally supposed to use the same Bombardier Flexity Freedom trains planned for Line 5 Eglinton; however, this order was cancelled by Metrolinx following delivery delays by Bombardier.

## Potential extensions

Several extensions to the line have been proposed; however, as of 2023, none of the proposed extensions have been funded for design or construction.

### Finch West station to Finch station

vteFinch Central LRT :
Legend :
The line was originally planned to extend from Finch West station to Finch station on the Yonge leg of Line 1 as part of the original Transit City proposal as well as The Big Move. This segment was included in the 2010 environmental assessment of the line. In March 2010, the Ontario government eliminated the proposed section of the line between Finch West and Finch because of budget constraints.
In 2013, this plan was revived as an "unfunded future rapid transit project" in the City of Toronto's "Feeling Congested?" report, indicating that this extension may be constructed sometime in the future. The extension was later shown in the TTC's 2018 Corporate Plan with no timeline for completion.
At its February 20, 2020, meeting, the Metrolinx board of directors endorsed a prioritization framework for a proposed frequent rapid transit network that included a proposed LRT extension to Finch station. With a forecast ridership of 6,600 in 2031 and a proposed line length of 6.3 kilometres (3.9 mi) along Finch Avenue West, the project scored "high" with a preliminary benefit–cost ratio of 0.36 to 0.65. On March 20, 2024, City of Toronto staff presented a report to city council on corridor evaluation results for the prioritization of planned higher-order transit projects, which yielded the following results for extensions to the Finch West LRT: Finch West station to Finch station (middle priority).

### Humber College to Pearson International Airport

In 2009, the TTC was studying the feasibility of potential routings for a future westward extension of the Etobicoke–Finch West LRT to the vicinity of Woodbine Live development, Woodbine Centre, and Pearson International Airport. The airport is primarily in Mississauga but within the Toronto fare zone.
This extension was later reclassified as a future transit project as described in the 2013 "Feeling Congested?" report by the City of Toronto. Metrolinx has also noted the potential of an extension to the airport, albeit noting that this is an unfunded proposal. In May 2021, Toronto City Council discussed a potential 2.5-kilometre (1.6 mi) extension south from Humber College station to a new GO Transit station on the Kitchener line.
At its February 20, 2020, meeting, the Metrolinx board of directors endorsed a prioritization framework for a proposed frequent rapid transit network that included a proposed LRT extension from Humber College to Pearson International Airport. With a forecast ridership of 2,500 in 2031 and a proposed line length of 7.7 kilometres (4.8 mi) along Highway 27, Disco Road, Carlingview Drive, Dixon Road, Airport Road, Bresler Drive, Campus Road and Viscount Road, the project scored "medium" with a preliminary benefit–cost ratio of less than 0.26. On March 20, 2024, City of Toronto staff presented a report to city council on corridor evaluation results for the prioritization of planned higher-order transit projects, which yielded the following results for extensions to the Finch West LRT:
* Humber College to Woodbine GO Station (second highest priority)
* Woodbine GO to Pearson International Airport (third highest)

### Finch station to Don Mills station

In May 2009, Metrolinx proposed that the line be extended from Finch station along Finch Avenue East and Don Mills Road into Don Mills station. This would connect the line to the Sheppard East LRT and Line 4 Sheppard, and create a seamless crosstown LRT line in northern Toronto to parallel the Eglinton Crosstown LRT in central Toronto. The TTC said that a planning study would start in 2010. The extension would serve the main campus of Seneca Polytechnic (formerly Seneca College), Newnham Campus, on Finch Avenue between Don Mills Road and Highway 404.
On March 20, 2024, City of Toronto staff presented a report to city council on corridor evaluation results for the prioritization of planned higher-order transit projects which advised, instead of the above proposal, implementing bus rapid transit on Finch Avenue from:
* Finch station to Victoria Park Avenue (second highest priority)
* Victoria Park Avenue to Morningside Avenue (middle scoring)