# Four Lines Modernisation

The Four Lines Modernisation (4LM) is a series of projects by Transport for London (TfL) to modernise and upgrade the sub-surface lines of the London Underground: the Circle, District, Hammersmith & City and Metropolitan lines. The upgrades entail new rolling stock, new signalling and new track and drainage.

## History

Following the implementation of the London Underground Public Private Partnership (PPP) in 2003, the Metronet consortium became responsible for the infrastructure on the District, Circle, Hammersmith & City and Metropolitan lines. As part of the PPP, Metronet would deliver 190 new trains built by Bombardier Transportation and install new automatic signalling from Westinghouse Rail Systems. The first train was planned to enter service on the Metropolitan line by 2009, with all trains in service by 2015. All the trains would be built to the same design, saving on parts and maintenance costs for Metronet.
In July 2007, Metronet, the private consortium responsible for the infrastructure for the sub-surfaces lines, collapsed due to financial difficulties. TfL subsequently took over the contract for the new trains, and organised a new contract for the replacement of signalling.
In 2011, a £350m contract was awarded to Bombardier to replace the signals on the four lines with their Cityflo 650 system. This work would be completed by 2018. However the contract was terminated by TfL in 2014 due to delays, cost overruns and the complexity of the task. The decision by TfL to pay Bombardier £80m to end the contract was subsequently criticised by the London Assembly.
In 2015, the contract was awarded to Thales, with the replacement of signalling now costing £760m. It would also be delivered four years later than originally planned, in 2023.

## Rolling stock

As part of the upgrade, the entire sub-surface fleet was to be replaced. S7 and S8 Stock manufactured by Bombardier Transportation's Derby Litchurch Lane Works were ordered to replace the A60/62 Stock on the Metropolitan line, the C69/77 Stock on the Circle, District (Edgware Road to Wimbledon section) and Hammersmith & City lines, and the D78 Stock on the rest of the District line, all of which dated from the 1960s and 1970s.
The order was for a total of 192 trains (1,403 cars), and formed of two types, S7 Stock for the Circle, District and Hammersmith & City lines and S8 Stock for the Metropolitan line. The main differences are the train lengths and seating arrangements, where the S7 Stock consists of seven cars in a longitudinal-only layout and the S8 Stock has eight cars with a mixture of longitudinal and transverse seating. New features that were not used on the previous rolling stocks include air-conditioning, low floors to ease accessibility, and open gangways between carriages.
The entire fleet was introduced by April 2017.
S Stock introduction :
| Line | Stock | First Unit introduced | Fully introduced |
| Circle | S7 | 2 September 2013 | 11 February 2014 |
| District | S7 | 2 September 2013 | 21 April 2017 |
| Hammersmith & City | S7 | 6 July 2012 | 11 February 2014 |
| Metropolitan | S8 | 31 July 2010 | 26 September 2012 |

## Signalling

Part of the modernisation includes the introduction of Communications-Based Train Control (CBTC) to allow for Automatic Train Operation (ATO) via Thales's SelTrac system. In order to upgrade the signalling, Signal Migration Areas have been created to allow for the gradual installation. Below is a list of the SMAs and their progress:
Signal Migration Areas :
| SMA | From | To | Line(s) | Status | Date |
| 0.5 | Hammersmith | Latimer Road | Circle and Hammersmith & City | Completed | March 2019 |
| 1 | Latimer Road | Paddington | Circle and Hammersmith & City | Completed | September 2019 |
| 2 | Paddington & Finchley Road | Euston Square | Circle, District, Hammersmith & City and Metropolitan | Completed | September 2019 |
| 3 | Euston Square | Monument & Stepney Green | Circle, District, Hammersmith & City and Metropolitan | Completed | March 2021 |
| 4 | Monument | Sloane Square | Circle & District | Completed | April 2021 |
| 5 | Sloane Square | Barons Court, Fulham Broadway, Olympia & Paddington | Circle and District | Completed | March 2022 |
| 6 | Stepney Green | Becontree | District and Hammersmith & City | Completed | January 2023 |
| 7 | Becontree | Upminster | District | Completed | March 2023 |
| 8 | Finchley Road | Preston Road | Metropolitan | Planned | 2024+ (TBC) |
| 9 | Preston Road | West Harrow Moor Park | Metropolitan | Planned | 2024+ (TBC) |
| 10† | Barons Court | Stamford Brook | District | Deferred | TBD |
| 11† | Stamford Brook | Richmond & Ealing Broadway | District | Deferred | Until further notice |
| 12† | Fulham Broadway | East Putney | District | Deferred | TBD |
| 13 | Moor Park | Watford Amersham Chesham | Metropolitan | Planned | 2025+ (TBC) |
| 14 | West Harrow | Uxbridge | Metropolitan | Planned | 2025+ (TBC) |
As a result of SMA 5 being installed, the Circle line began running entirely under ATO and after the completion of SMA 6 the Hammersmith & City line also now runs completely under ATO.
† For various reasons including funding and the technical difficulties with sharing tracks with National Rail & the Piccadilly line, SMAs 10-12 were scaled back until further notice.
Originally the SMAs were planned as follows:
Signal Migration Areas :
| SMA | From | To | Line(s) |
| 10 | Barons Court | Richmond & Chiswick Park | District |
| 11 | Chiswick Park | Ealing Broadway | District |
| 12 | Fulham Broadway | Wimbledon | District |