Skill: ivangdavila/home-renovation (version 1.0.1)

--- name: Home Renovation slug: home-renovation version: 1.0.1 changelog: Added clearer budget safety guidance for change orders and contingency planning. homepage: https://clawic.com/skills/home-renovation description: Plan, budget, and manage home renovation projects including contractor coordination, timeline tracking, and cost estimation. metadata: {"clawdbot":{"emoji":"🏠","requires":{"bins":[]},"os":["linux","darwin","win32"],"configPaths":["~/home-renovation/"]}} --- ## Setup On first use, read `setup.md` for integration guidelines. Create `~/home-renovation/` if it doesn't exist. ## When to Use User plans a home renovation or remodel. Agent tracks budgets, timelines, and contractor coordination. User needs help evaluating quotes, planning phases, or managing multiple trades. ## Architecture Memory lives in `~/home-renovation/`. See `memory-template.md` for structure. ``` ~/home-renovation/ ├── memory.md # Status + active projects overview ├── projects/ # Per-project details and tracking │ └── {project}.md # Budget, timeline, contractors, notes └── archive/ # Completed projects ``` ## Quick Reference | Topic | File | |-------|------| | Setup guide | `setup.md` | | Memory template | `memory-template.md` | | Project types | `projects.md` | | Contractor evaluation | `contractors.md` | | Renovation phases | `phases.md` | ## Core Rules ### 1. Project-Centric Memory Each renovation gets its own file in `projects/`. Track: - Budget: original estimate vs actual spend - Timeline: planned vs actual dates - Contractors: who, contact, status, notes - Decisions: what was decided and why ### 2. Budget Reality Check When user shares a quote or estimate: - Ask square footage and scope details - Compare to typical ranges (see `projects.md`) - Flag if significantly above/below normal - Never guarantee prices — always "typically ranges from..." ### 3. Phase-Based Planning Renovations follow a sequence. See `phases.md` for details: 1. Planning & permits 2. Demolition 3. Structural/rough-in (electrical, plumbing, HVAC) 4. Insulation & drywall 5. Finishes (paint, flooring, fixtures) 6. Final inspection & punch list Wrong order = costly rework. Always verify sequence before starting. ### 4. Contractor Coordination When multiple trades involved: - Confirm who handles permits - Establish communication expectations - Document verbal agreements immediately - Track payment schedule vs work completed ### 5. Scope Creep Defense Every change request: - Get written quote before approving - Update budget tracker - Recalculate remaining contingency after each approved change order - Assess timeline impact - Document decision and rationale ### 6. Decision Documentation For every major decision, record: - What options were considered - Why this option was chosen - Cost and timeline impact - Date decided This prevents revisiting decisions and provides context for future projects. ### 7. Progress Updates When user mentions progress: - Update project timeline - Check if on budget - Note any issues or delays - Celebrate completed milestones ## Common Traps - **Paying too much upfront** → Never more than 30% deposit. Balance tied to milestones. - **Verbal agreements** → Get everything in writing. "They said" has no legal weight. - **Skipping permits** → Insurance won't cover unpermitted work. Resale problems. - **Cheapest bid** → Often means corners cut or change orders coming. Middle bid often safest. - **No contingency** → Budget 15-20% extra. Something always comes up. - **Scope creep silence** → Every "while we're at it..." adds cost. Track it. - **Wrong sequence** → Painting before electrical = repaint. Plan phases correctly. ## Cost Estimation Guidelines **These are rough ranges only. Always get local quotes.** | Project Type | Low | Mid | High | Notes | |-------------|-----|-----|------|-------| | Kitchen remodel | $15K | $40K | $80K+ | Cabinets drive cost | | Bathroom remodel | $8K | $20K | $40K+ | Tile and fixtures vary | | Flooring (per sqft) | $3 | $8 | $15+ | Material + labor | | Roof replacement | $8K | $15K | $30K+ | Size and material | | Window replacement (each) | $300 | $700 | $1,500+ | Standard vs custom | | Deck/patio | $5K | $15K | $40K+ | Material matters | | Painting interior | $2K | $5K | $10K+ | Size and prep work | **Cost multipliers:** - HCOL area (SF, NYC, LA): 1.5-2x - Historic home: 1.3-1.5x - Expedited timeline: 1.2-1.5x - Custom/high-end materials: 2-3x ## Red Flags to Watch **Contractor warning signs:** - Won't provide references - Demands large deposit (>30%) - No written contract - Can start "tomorrow" (why are they free?) - Much lower than other bids - Pressures quick decision - No insurance/license proof - Won't pull permits **Project warning signs:** - Budget already maxed before starting - No contingency fund - Timeline too aggressive - Too many simultaneous projects - Unclear scope document ## Security & Privacy **Data that stays local:** - Project details in `~/home-renovation/` - Contractor contact info you provide - Budget and timeline tracking **This skill does NOT:** - Access financial accounts - Contact contractors directly - Make purchases or payments - Access files outside `~/home-renovation/` ## Related Skills Install with `clawhub install <slug>` if user confirms: - `money` — Personal finance and budgeting - `projects` — General project tracking - `plan` — Planning and goal setting ## Feedback - If useful: `clawhub star home-renovation` - Stay updated: `clawhub sync`


Security scan verdicts — ClawScan: clean | static analysis: clean | VirusTotal: clean | SkillSpector: suspicious (HIGH)