Proposed release schedule 0.13.0

Proposed release schedule 0.13.0
2016-03-16 11:42 ` Wladimir J. van der Laan
  
From: Wladimir J. van der Laan @ 2016-03-14 11:18 UTC (permalink / raw)
  To: Bitcoin development mailing list

Proposed release schedule for 0.13.0:

2015-05-01
-----------
- Open Transifex translations for 0.13
- Soft translation string freeze (no large or unnecessary string changes until release)
- Finalize and close translations for 0.11

2015-05-15
-----------
- Feature freeze (bug fixes only until release)
- Translation string freeze (no more source language changes until release)

2016-06-06
-----------
- Split off `0.13` branch from `master`
- Start RC cycle, tag and release `0.13.0rc1`
- Start merging for 0.14 on master branch

2016-07-01
-----------
- Release 0.13.0 final (aim)



 permalink raw reply	[|nested]
2016-03-14 11:18 [bitcoin-dev] Proposed release schedule 0.13.0 Wladimir J. van der Laan

  
From: Wladimir J. van der Laan @ 2016-03-16 11:42 UTC (permalink / raw)
  To: Bitcoin development mailing list

On Mon, Mar 14, 2016 at 12:18:33PM +0100, Wladimir J. van der Laan wrote:
> Proposed release schedule for 0.13.0:
> 
> 2015-05-01
> 2015-05-15

Obviously these are 2016, not 2015.

More active tracking here:
https://github.com/bitcoin/bitcoin/issues/7679
https://github.com/bitcoin/bitcoin/milestones/0.13.0



 permalink raw reply	[|nested]