Case: Mahabir Prashad Rungta Vs. Durga Datt

1. Mahabir Prasad Rungta, appellant in these two appeals, was plaintiff in his own suit and defendant in a counter suit filed by Durga Datt, the respondent. The two appeals have been filed on certificates granted by the Judicial Commissioner, Vindhya Pradesh against a common judgment and decree of the Judicial Commissioners Court in four appeals filed by the rival parties, two in each civil suit. Certificate was also granted to the respondent; but he did not take steps in that behalf, and we are, therefore, concerned only with the appeals of Mahabir Prasad Rungta2. The two suits were filed in the following circumstances : Rungta owns a colliery at Budhar in Madhya Pradesh. On October 30, 1950, an agreement was executed between Rungta and the respondent, Durga Datt. Durga Datt agreed to transport coal from the colliery to the railway station at the rate of Rs. 2-8-0 per ton for a period of two years commencing from November 11, 1950 to November 10, 1952. That agreement is Ex. P-1. The case of Rungta was that Durga Datt broke the contract from July 29, 1951, by stopping the work of transport. Durga Datt in his suit, on the other hand, averred that Rungta had broken the agreement and work of carriage as a result was stopped from July 30, 1951. The difference of a day between them is of no consequence. Rungtas case was that as a result of the breach of the contract on the part of Durga Datt, he was required to employ other carriers and to pay them at Rs. 3 per ton, and he incurred demurrage and damages to his constituents for delay in supplies. He, therefore, claimed a sum of Rs. 60,000 as damages, including Rs. 20,000 as general damages for loss of business, credit and reputation. He admitted that a sum of Rs. 15,087-5-0 was owed by him to Durga Datt on account of coal carried by the latter, and he thus claimed Rs. 44,912-11-0, after allowing credit for that sum3. Durga Datt, in his suit, asked for a decree for Rs. 49,544-12-0. This included Rs. 26,139-11-0 on account of arrears of bills and Rs. 905-1-0 as interest on the amountThe balance (Rs. 22,500) was claimed as damages for loss of business and profits of the unexpired period of the contract at Rs. 1,500 per month. In giving the particulars for Rs. 26,139-11-0, Durga Datt stated that he had transported 15,844 tons 2 Cwts of coal to the end of July 1951, which were loaded in the wagons and despatched. He also claimed Rs. 7,500 in respect of 3000 tons of coal which he had transported to the railway yard, but which had not been loaded on the wagons. After adjusting sundry amounts and allowing credit for rupees 21,861-7-6, he claimed Rs. 26,139-11-0, as stated above. Durga Datt alleged that Rungta was guilty of breach of the contract particularly of cls. (4), (5) and (8) thereof, which compelled him to rescind the contract. These clauses may be quoted here :(4) Petrol :- It will be arranged by party No. 1 himself but party No. 2 will help in time of need to get the petrol; the expenses incurred by party No. 2 for securing such petrol will be borne by party No. 1. If party No. 2 in spite of his best efforts cannot arrange for petrol then in such case party No. 1 will not be responsible for any loss in regard to transportation of coal(5) Payment of Bills : party No. 2 will make payment of Bills of party No. 1 for actual despatch of coal on the 10th of the following months;(8) The road will be kept in repair by party No. 24. The two suits were consolidated by the trial Judge, and evidence was partly recorded separately and partly for the two suits together. The trial Judge held that the breach of the contract proceeded form Durga Datt, and the suit of Rungta was decreed in the sum of Rs. 12,900 as damages due to him. In the other suit, the trial Judge held that Durga Datt was entitled to a payment of Rs. 26,695-6-6 and a decree for rupees 13,795-6-6 was passed in his favour after setting off the two amounts against each other. The rest of the claims in the two suits were dismissed5. The parties were dissatisfied with the decrees, and four appeals were filed. The learned Judicial Commissioner reversed the decision of the trial Judge. He held that Rungta was guilty of the breach of the contract, because he had not made payments to Durga Datt as laid down by cl. (5) of the agreement and had not kept the road in repair. He ordered the dismissal of Rungtas suit in its entirety, and reducing the amount decreed in Durga Datts favour by rupees 918-6-0 for which there was a double charge, he passed a decree for Rs. 25,113-4-0 awarding interests at 6 per cent per annum on the amount from August 1, 1951, till date of realisation.

Reasoning: In our opinion, these facts speak for themselves, and amply support the finding of the learned Judicial Commissioner that Rungta was really responsible for hamstringing the work of Durga Datt. Why Rungta did so is not very clear from the record of the case, though an attempt was made to show that the quantity of coal transported from month to month was falling. An abstract of the quantities transported does not support this allegation. This abstract is of the quantity loaded in wagons. The figures are almost constant, except in one month (April). There were, of course, variations in the quantity of coal loaded in the wagons form month to month; but the evidence shows that some coal remained at the siding in heaps and was not loaded immediately. The variation in the quantity also might have been due as much to Durga Datt as to the colliery and its output. In our judgment, no inference can be drawn from the abstract, showing the quantities of coal loaded into the wagons, that Durga Datt had slackened work after May. Learned counsel for Rungta cited some cases in which time was not considered as of the essence of the contract. Most of these cases deal with immovable property, where a different rule applies. In commercial transactions, time is ordinarily of the essence, and in the agreement, with which we are concerned, the payment of bills by a particular date was expressly; mentioned. The intention, obviously, was that Durga Datt would receive payments for work executed as soon as the amounts became due. Rungta did not pay these amounts, which were also within his own knowledge either by the 10th of the following month or even within a reasonable time after the presentation of the bills. In these circumstances, we are of opinion that cl. (5) was breached by Rungta9. In addition to this, there were difficulties of the road being in a bad state during the rainy season. The evidence shows that the wheels of the trucks used to sink in the mud frequently and the trucks had to be dragged out. For this state of affairs, Rungta was mainly responsible under cl. (8). The inclusion of the clause in the agreement itself shows that the parties realised that there might be hindrance to the trucks, if the road was not repaired. The finding of the Judicial Commissioner on this part of the case is, therefore, sound, though that reason by itself might not have been sufficient for stopping the work altogether and rescinding the contract10. The case is thus covered by S 55 of the Indian Contract Act, and Durga Datt was entitled to rescind the contract, when the very important condition of the agreement was broken by Rungta. We confirm the finding of the Judicial Commissioner on this part of the case11. This brings us to the inclusion of Rs. 7,500 on account of 3,000 tons of coal alleged to have been transported. The evidence on this part of the case is somewhat unsatisfactory. Fortunately for Durga Datt some of the witnesses of Rungta admitted that besides coal which was loaded in the wagons, there were three large heaps of coal lying in the yard and that this coal was transported by Durga Datt. The estimate of Durga Datt was 3,000 tons. That is no more than a mere guess. A railway official was examined in the case, and he stated that loose coal was sufficient to fill 100 or 50 wagons. From the schedule filed, it appears that a wagon carries on an average 20 tons. Taking the number of wagons as 75, the quantity could not exceed 1.500 tons. A sum of Rs. 3,750 as payment for 1,500 tons at Rs. 2-8-0 per ton ought to have been included. Instead of Rs 7,500. To that extent, the decree in favour of Durga Datt would be modifiedt for a period prior to the commencement of suit is claimable either under an agreement, or usage of trade or under a statutory provision or under the Interest Act, for a sum certain where notice is given. Interest is also awarded in some cases by Courts of equity.In the present case no agreement about interest was made, nor was it implied. The notice which was given did not specify the sum which was demanded, and, therefore, the Interest Act does not apply. The present case also does not fall within those cases in which Courts of equity grant interest. Learned counsel for Durga Datt claimed interest as damages; but it is well-settled that interest as damages cannot be awarded. Interest up to date of suit, therefore, was not claimable, and a deduction shall be made of such interest from the amount decreed. As regards interest pendente lite until the date of realisation, such interest was within the discretion of the Court. The rate fixed is 6 per cent. which, in the circumstances and according to the practice of Courts, appears high. Interest shall be calculated at 4 per cent. per annum instead of at 6 per cent. and the decree shall be modified accordingly.