Case: E.P. Poulose Vs. State of Kerala &amp; Another

the site condition to be as represented in the schedule to the notification inviting tenders and submitted his original design on that basis and since, however, the site condition was found to be different and on the advice of the Research Institute jetting had to be resorted to involving extra expenditure he was entitled to claim to additional amount for the work of jetting. The Department, however, refused the claim which led, to the arbitration under clause 34 of the tender notification. The Arbitrator was the Chief Engineer. It appears the award was based on examination of documents and after hearing arguments of the parties.3. The award with which we are concerned is a speaking one and gives the reasons for the decision against the contractor. Mr. Gupte, the learned counsel for the appellant submits that the Arbitrator was guilty of legal misconduct in conducting the proceedings. He submitted that two very material documents, Exts P. 11 and P. 16, were absolutely ignored by the Arbitrator resulting in miscarriage of justice. On the other hand Mr. Krishnamurthi Iyer submitted that these documents were not even marked before the Arbitrator; they were marked only before the Subordinate Judge. According to him, therefore, there is no foundation for the grievance.4. We have been taken through all the relevant documents by the learned counsel for both sides and we are satisfied that Ext. P. 11 and Ext. P.16 are material, document to arrive at a just and fair decision to resolve the controversy between the Department and the contractor. In the background of the controversy in this case even if the Department did not produce these documents before the Arbitrator it was incumbent upon him to get hold of all the relevant documents including Exts. P. 11 and P. 16 for the purpose of a just decision. Ext. P.11 dated September 8, 1966, is a communication from the Superintending Engineer to the Chief Engineer with regard to the objections raised by Audit in connection with the construction of the reservoirs. The following extract will explain the position then taken by the Department:"The contention of the Accountant General that jetting was resorted to by the contractor to facilitate the driving of the piles is not correct. Had it not been for jetting, it would not have been possible for the piles to reach the required depth of 30, passing through sandy strata and we would have been constrained to stop with a smaller depth viz., up to the point of refusal for penetration of the pile by hammering. It was, therefore, in the interest of the work that jetting was insisted upon by the Department for pile driving. The contractor had to resort to jetting under instructions from the Department.The Accountant General has stated that the department is not bound to pay extra for adopting the method of jetting for pile driving. This does not appear correct since the method of jetting was adopted in the interest of the department in view of the sandy stratum obtaining at the site as against the indication given by the department that the soil is clayey up to a depth of nearly 200 ft. No doubt the contractor was asked to ascertain the nature of the soil; but this does not imply that he was to conduct exploratory borings to confirm the classification given by the department in the tender within the short span of time available for submitting tenders".Earlier also on July 25, 1966, as per Ext. P, 16 the Executive Engineer had written to the Chief Engineer where from paragraph 4 is revealing:"Even though while inviting tenders for the work there was a condition that the tenderer should examine the soil condition it was not expected of them to do soil testing in detail within the period available to them to tender for the work. A clear indication regarding the nature of the strata that is likely to be met with was also furnished at the time of inviting tenders. After complete soil investigation the strata was found to be different from that furnished by the department and so in my opinion technical specification has changed. In the circumstances jetting done by the contractor can be considered as an extra item".5. We now come to the award. Although the Arbitrator has held that "jetting, however, is not an authorised extra covered by the agreement", he has made the following significant observation which is inconsistent with his conclusion that the contractor has no right for extra payment for the jetting:"The Chief Engineer has rejected the claims of the contractor on grounds of non-inclusion of this (jetting) in the agreement which was executed subsequent to the direction issued by the department to adopt jetting. The Chief Engineers decision totally ignores the next sentence in that letter Meanwhile you may execute the agreement. By this sentence the issue of extra payment for jetting is left open even after the execution of the agreement."If the above is the conclusion of the Arbitrator, rejection of the claim on the ground that "jetting, however, is not an authorised extra covered by the agreement" cannot be anything but rationally inconsistent. The award, therefore, suffers from a manifest error apparent ex facie.6. Under Section 30 (a) of the Arbitration Act an award can be set aside when an Arbitrator has misconduct himself or the proceedings. Misconducted under Section 30 (a) has not a connotation of moral lapse. It comprises legal misconduct which is completed if the Arbitrator on the face of the award arrives at an inconsistent conclusion even on his own finding or arrives at a decision by ignoring very material document which throw abundant light on the controversy to help a just and fair decision. It is in this sense that the Arbitrator has misconducted the proceedings in this case. We have, therefore, no hesitation in setting aside such an award. In the result the judgment of the High Court is set aside and that of the Subordinate Judge is restored.

Court's decision (1 = petition accepted / positive for appellant, 0 = rejected / negative): 1

Reasoning from the judgment:
1[ds]3. The award with which we are concerned is a speaking one and gives the reasons for the decision against the contractor.We have been taken through all the relevant documents by the learned counsel for both sides and we are satisfied that Ext. P. 11 and Ext. P.16 are material, document to arrive at a just and fair decision to resolve the controversy between the Department and the contractor. In the background of the controversy in this case even if the Department did not produce these documents before the Arbitrator it was incumbent upon him to get hold of all the relevant documents including Exts. P. 11 and P. 16 for the purpose of a just decision. Ext. P.11 dated September 8, 1966, is a communication from the Superintending Engineer to the Chief Engineer with regard to the objections raised by Audit in connection with the construction of the reservoirs.We now come to the award. Although the Arbitrator has held that "jetting, however, is not an authorised extra covered by the agreement", he has made the following significant observation which is inconsistent with his conclusion that the contractor has no right for extra payment for theUnder Section 30 (a) of the Arbitration Act an award can be set aside when an Arbitrator has misconduct himself or the proceedings. Misconducted under Section 30 (a) has not a connotation of moral lapse. It comprises legal misconduct which is completed if the Arbitrator on the face of the award arrives at an inconsistent conclusion even on his own finding or arrives at a decision by ignoring very material document which throw abundant light on the controversy to help a just and fair decision. It is in this sense that the Arbitrator has misconducted the proceedings in this case. We have, therefore, no hesitation in setting aside such an award. In the result the judgment of the High Court is set aside and that of the Subordinate Judge is restored.