Case: Mahabir Prashad Rungta Vs. Durga Datt

the indebtedness of Rungta to Durga Datt stood as follows : 16th July, 1951 about Rs. 7,835 27th July, 1951Rs. 6,790 6th August, 1951Rs. 11,170 12th August, 1951Rs. 15,590 These sums were in addition to a security deposit of Rs. 2,038. Whatever might be the intent and purpose of the clause in question, it is clear enough that Rungta was withholding substantial amounts over a very long period without any reasonable cause. To Durga Datt, the receipt of money in time was a vital consideration if he was to fulfill his contract at all. It was not to be expected that he would go on carrying thousands of tons of coal from the colliery without receiving payments. In our opinion, these facts speak for themselves, and amply support the finding of the learned Judicial Commissioner that Rungta was really responsible for hamstringing the work of Durga Datt. Why Rungta did so is not very clear from the record of the case, though an attempt was made to show that the quantity of coal transported from month to month was falling. An abstract of the quantities transported does not support this allegation. This abstract is of the quantity loaded in wagons. The figures are almost constant, except in one month (April). There were, of course, variations in the quantity of coal loaded in the wagons form month to month; but the evidence shows that some coal remained at the siding in heaps and was not loaded immediately. The variation in the quantity also might have been due as much to Durga Datt as to the colliery and its output. In our judgment, no inference can be drawn from the abstract, showing the quantities of coal loaded into the wagons, that Durga Datt had slackened work after May. Learned counsel for Rungta cited some cases in which time was not considered as of the essence of the contract. Most of these cases deal with immovable property, where a different rule applies. In commercial transactions, time is ordinarily of the essence, and in the agreement, with which we are concerned, the payment of bills by a particular date was expressly; mentioned. The intention, obviously, was that Durga Datt would receive payments for work executed as soon as the amounts became due. Rungta did not pay these amounts, which were also within his own knowledge either by the 10th of the following month or even within a reasonable time after the presentation of the bills. In these circumstances, we are of opinion that cl. (5) was breached by Rungta. 9. In addition to this, there were difficulties of the road being in a bad state during the rainy season. The evidence shows that the wheels of the trucks used to sink in the mud frequently and the trucks had to be dragged out. For this state of affairs, Rungta was mainly responsible under cl. (8). The inclusion of the clause in the agreement itself shows that the parties realised that there might be hindrance to the trucks, if the road was not repaired. The finding of the Judicial Commissioner on this part of the case is, therefore, sound, though that reason by itself might not have been sufficient for stopping the work altogether and rescinding the contract. 10. The case is thus covered by S 55 of the Indian Contract Act, and Durga Datt was entitled to rescind the contract, when the very important condition of the agreement was broken by Rungta. We confirm the finding of the Judicial Commissioner on this part of the case. 11. This brings us to the inclusion of Rs. 7,500 on account of 3,000 tons of coal alleged to have been transported. The evidence on this part of the case is somewhat unsatisfactory. Fortunately for Durga Datt some of the witnesses of Rungta admitted that besides coal which was loaded in the wagons, there were three large heaps of coal lying in the yard and that this coal was transported by Durga Datt. The estimate of Durga Datt was 3,000 tons. That is no more than a mere guess. A railway official was examined in the case, and he stated that loose coal was sufficient to fill 100 or 50 wagons. From the schedule filed, it appears that a wagon carries on an average 20 tons. Taking the number of wagons as 75, the quantity could not exceed 1.500 tons. A sum of Rs. 3,750 as payment for 1,500 tons at Rs. 2-8-0 per ton ought to have been included. Instead of Rs 7,500. To that extent, the decree in favour of Durga Datt would be modified. 12. There remains the question of interest. Interest for a period prior to the commencement of suit is claimable either under an agreement, or usage of trade or under a statutory provision or under the Interest Act, for a sum certain where notice is given. Interest is also awarded in some cases by Courts of equity. Bengal Nagpur Ry. Co. Ltd. v. Ruttanji Ramji, 65 Ind App 66 : (AIR 1938 P C 67). In the present case no agreement about interest was made, nor was it implied. The notice which was given did not specify the sum which was demanded, and, therefore, the Interest Act does not apply. The present case also does not fall within those cases in which Courts of equity grant interest. Learned counsel for Durga Datt claimed interest as damages; but it is well-settled that interest as damages cannot be awarded. Interest up to date of suit, therefore, was not claimable, and a deduction shall be made of such interest from the amount decreed. As regards interest pendente lite until the date of realisation, such interest was within the discretion of the Court. The rate fixed is 6 per cent. which, in the circumstances and according to the practice of Courts, appears high. Interest shall be calculated at 4 per cent. per annum instead of at 6 per cent. and the decree shall be modified accordingly.

Decision (1 = appeal accepted, 0 = rejected): 1

Explanation:
1[ds]In our opinion, these facts speak for themselves, and amply support the finding of the learned Judicial Commissioner that Rungta was really responsible for hamstringing the work of Durga Datt. Why Rungta did so is not very clear from the record of the case, though an attempt was made to show that the quantity of coal transported from month to month was falling. An abstract of the quantities transported does not support this allegation. This abstract is of the quantity loaded in wagons. The figures are almost constant, except in one month (April). There were, of course, variations in the quantity of coal loaded in the wagons form month to month; but the evidence shows that some coal remained at the siding in heaps and was not loaded immediately. The variation in the quantity also might have been due as much to Durga Datt as to the colliery and its output. In our judgment, no inference can be drawn from the abstract, showing the quantities of coal loaded into the wagons, that Durga Datt had slackened work after May. Learned counsel for Rungta cited some cases in which time was not considered as of the essence of the contract. Most of these cases deal with immovable property, where a different rule applies. In commercial transactions, time is ordinarily of the essence, and in the agreement, with which we are concerned, the payment of bills by a particular date was expressly; mentioned. The intention, obviously, was that Durga Datt would receive payments for work executed as soon as the amounts became due. Rungta did not pay these amounts, which were also within his own knowledge either by the 10th of the following month or even within a reasonable time after the presentation of the bills. In these circumstances, we are of opinion that cl. (5) was breached by Rungta9. In addition to this, there were difficulties of the road being in a bad state during the rainy season. The evidence shows that the wheels of the trucks used to sink in the mud frequently and the trucks had to be dragged out. For this state of affairs, Rungta was mainly responsible under cl. (8). The inclusion of the clause in the agreement itself shows that the parties realised that there might be hindrance to the trucks, if the road was not repaired. The finding of the Judicial Commissioner on this part of the case is, therefore, sound, though that reason by itself might not have been sufficient for stopping the work altogether and rescinding the contract10. The case is thus covered by S 55 of the Indian Contract Act, and Durga Datt was entitled to rescind the contract, when the very important condition of the agreement was broken by Rungta. We confirm the finding of the Judicial Commissioner on this part of the case11. This brings us to the inclusion of Rs. 7,500 on account of 3,000 tons of coal alleged to have been transported. The evidence on this part of the case is somewhat unsatisfactory. Fortunately for Durga Datt some of the witnesses of Rungta admitted that besides coal which was loaded in the wagons, there were three large heaps of coal lying in the yard and that this coal was transported by Durga Datt. The estimate of Durga Datt was 3,000 tons. That is no more than a mere guess. A railway official was examined in the case, and he stated that loose coal was sufficient to fill 100 or 50 wagons. From the schedule filed, it appears that a wagon carries on an average 20 tons. Taking the number of wagons as 75, the quantity could not exceed 1.500 tons. A sum of Rs. 3,750 as payment for 1,500 tons at Rs. 2-8-0 per ton ought to have been included. Instead of Rs 7,500. To that extent, the decree in favour of Durga Datt would be modifiedt for a period prior to the commencement of suit is claimable either under an agreement, or usage of trade or under a statutory provision or under the Interest Act, for a sum certain where notice is given. Interest is also awarded in some cases by Courts of equity.In the present case no agreement about interest was made, nor was it implied. The notice which was given did not specify the sum which was demanded, and, therefore, the Interest Act does not apply. The present case also does not fall within those cases in which Courts of equity grant interest. Learned counsel for Durga Datt claimed interest as damages; but it is well-settled that interest as damages cannot be awarded. Interest up to date of suit, therefore, was not claimable, and a deduction shall be made of such interest from the amount decreed. As regards interest pendente lite until the date of realisation, such interest was within the discretion of the Court. The rate fixed is 6 per cent. which, in the circumstances and according to the practice of Courts, appears high. Interest shall be calculated at 4 per cent. per annum instead of at 6 per cent. and the decree shall be modified accordingly.