DENIED: September 11, 2012 
CBCA 2771 
SINGLETON ENTERPRISES, 
Appellant, 
v. 
DEPARTMENT OF HOMELAND SECURITY, 
Respondent. 
Wayne Singleton, Owner of Singleton Enterprises, Luthersville, GA, appearing for 
Appellant. 
Wilbert Jones, United States Coast Guard, Department of Homeland Security, 
Washington, DC, counsel for Respondent. 
SOMERS , Board Judge. 
This appeal arises out of a contract between Singleton Enterprises (Singleton or 
appellant) and the Department of Homeland Security, United States Coast Guard (USCG or 
Government) for construction work at USCG Loran Station Jupiter in Jupiter, Florida. After 
the Government terminated the contract for convenience, Singleton submitted a termination 
settlement proposal, seeking $91,833 for various costs incurred. The contracting officer 
determined that Singleton would be entitled to receive $30,237.41. Singleton challenges this 
decision. 

      
     
       
     
    
      
     
        
      
     
     
      
      
       
     
     
      
    
 
       
     
       
       
     
     
2 CBCA 2771 
Appellant has elected to proceed under the Board’s small claims procedure. 1 
Accordingly, the decision is not precedential nor is it appealable.  
Background 
On November 8, 2008, the USCG awarded a contract to Singleton for the 
replacement of fire suppression systems in the amount of $211,110. As required by the 
contract, Singleton furnished performance and payment bonds, procured materials, and 
performed other actions in preparation for performing the contract.  
After contract award, Singleton submitted a proposal for changes to the specifications 
due to preexisting conditions. The Government reviewed the proposal and recognized the 
complexity of the fire suppression systems as well as the implications of allowing Singleton 
to proceed according to contract specifications. The Government sought to modify the 
work by deleting some parts of the contract. The parties discussed the various options from 
December 2008 until March 2009; however, they could not agree on a price for this 
modification.  
Meanwhile, in December 2008 and January 2009, the Government approved various 
submittals and the contractor delivered components of the fire suppression systems to the 
site. Singleton submitted an invoice for these materials, totaling $22,008. The Government 
paid for these materials on March 6, 2009. This occurred even though the Government had 
yet to issue a notice to proceed and the preconstruction conference had not occurred.  
On May 7, 2009, the contracting officer notified Singleton that the Government had 
decided to terminate the contract for convenience. After prompting by the Government, 
Singleton submitted a settlement proposal, which the contracting officer received on 
May 10, 2010, three days beyond the one-year time frame set forth in the Federal 
Acquisition Regulation (FAR) at 48 CFR 52.249-2(j) (2009).  
After reviewing Singleton’s settlement proposal, the Government requested 
additional information to substantiate the costs claimed. Singleton failed to provide any 
additional information to support is claim. The contracting officer issued a settlement by 
determination as authorized by FAR 52.249-2. The settlement determination listed the items 
1 The Board issued a scheduling order to facilitate the timely resolution of this 
appeal. However, during the course of the proceedings, the Board granted the parties’ 
request for additional time in which to file their record submissions. Accordingly, the time 
for processing this appeal under this procedure has been extended.  Board Rule 52(d).  

  
     
        
       
      
    
        
       
      
      
    
     
        
     
     
     
      
      
        
       
       
         
       
             
          
             
 
              
3 CBCA 2771 
and amounts proposed in Singleton’s settlement proposal, and made a final determination 
with appropriate findings for each such item.  
First, the contracting officer accepted Singleton’s claim of $3070 for bonds, as this 
item was supported by an invoice. The contracting officer denied or decreased the 
remainder of the claims. The contracting officer denied Singleton’s claim of $216 for 
miscellaneous inventory, stating that Singleton had failed to submit a termination inventory. 
Singleton claimed $11,700 for superintendent standby time for eight weeks; the contracting 
officer granted one week of performance, based upon the fact that Singleton had not 
submitted any documentation to support the claim. In any event, because the Government 
had never issued a notice to proceed or held a preconstruction conference, the 
superintendent’s duties would have been limited to coordinating shipment and the arrival 
of site materials, which could not have taken eight weeks.  
For similar reasons, the contracting officer rejected Singleton’s claim of $3225 for 
project manager activities claimed over the course of 129 days. The contracting officer 
reasoned that the project manager would have participated in activities leading up to the 
termination, including overseeing submittals, and coordinating with subcontractors. 
Accordingly, despite the lack of any supporting documentation, the contracting officer 
granted Singleton $2000, estimating that amount would be reasonable to cover these duties. 
Singleton claimed general and administrative (G&A) expenses of $13,280, calculated 
at 15% of $88,530, the total cost claimed. The contracting officer determined that 15% 
would be reasonable and consistent with industry standard and granted Singleton $5972.24, 
calculated at 15% of $39,814.95, which was the total cost of all work prior to termination, 
excluding bonds. Finally, profit was limited from $10,181 for 10% of total cost including 
G&A to $942.22, 10% of total cost of work by the prime contractor excluding bonds. The 
contracting officer did not grant profit on the subcontractor settlement in accordance with 
FAR 52.249-2 and FAR 49.202(c) because no actual work had been performed or completed 
at the job site.  
In sum, the contracting officer determined that Singleton was entitled to a net payment 
of $30,237.41. Singleton disagreed. This appeal followed. 
Discussion 
The purpose of a termination settlement is to fairly compensate a contractor for work 
performed prior to the termination.  48 CFR 49.201(a).  After termination, the contractor is 
required to submit a settlement proposal detailing costs incurred no later than one year from 

              
           
              
                
            
              
           
              
               
          
               
           
 
             
          
              
               
           
            
   
            
               
               
            
   
    
       
           
           
               
             
     
   
4 CBCA 2771 
the effective termination date. 48 CFR 52.249-2(e). 2 If the contracting officer denies the 
damages sought, the contractor may appeal the unsatisfactory settlement amount. James M. 
Ellett Construction Co. v. United States , 93 F.3d 1537, 1542-46 (Fed. Cir. 1996). The burden 
is upon the contractor to prove entitlement in excess of the final decision. See Nicon v. 
United States , 331 F.3d 878, 885 (2003) (citing General Dynamics Land Systems, Inc. , 
ASBCA 52283, 02-1 BCA ¶ 31,659, at 156,411). The contractor’s claimed costs must be 
“reasonable, allocable, and in accordance with prescribed standards.” See Silver Enterprises , 
DOTBCA 4459, 06-2 BCA ¶ 33,370, at 165,421 (citing Nicon , 331 F.3d at 885; Lisbon 
Contractors Inc. v. United States , 828 F.2d 759, 767 (Fed. Cir. 1987); Airo Services, Inc. v. 
General Services Administration , GSBCA 14301, 98-2 BCA ¶ 29,909, at 148,071-72). Of 
the six claims in its settlement proposal, Singleton identified three in its appeal. These are 
standby costs for the superintendent and project manager, profit, and settlements with 
subcontractors. 
Singleton is not entitled to additional standby costs for either the superintendent or the 
project manager. In the absence of the issuance of a notice to proceed or a preconstruction 
conference, Singleton has failed to show why it needed to have a superintendent on site 
during the time period at issue. Since Singleton was not contractually obligated to have a 
superintendent on standby before contract performance, nor did significant work occur in 
preparation for contract performance, the evidence does not establish a basis for these 
additional costs. 
Likewise, Singleton does not meet its burden of proving that the contracting officer 
was unreasonable in granting one week of project manager performance. In light of the fact 
that Singleton had failed to provide any substantiation of this claim for 129 days of project 
manager work in its settlement proposal, the contracting officer acted reasonably in granting 
costs for one week of work on “activities leading up to the termination to include submittal 
submissions and subcontractor coordination.” 
Singleton is not entitled to additional profit on subcontractor’s costs incurred before 
the termination date. FAR 49.202(c)(3) “exclude[s] profit on the prime contractor’s 
settlements with construction subcontractors for materials on hand and for preparations made 
to complete the work.” While Singleton claims that the 10% profit is not on subcontractor 
settlement costs but instead on subcontractor work before the termination, the 10% is still 
2 Although the record indicates that Singleton may have presented its 
termination settlement proposal late, the contracting officer did in fact exercise her discretion 
to receive and act upon the proposal upon receipt.  See 48 CFR 52.249-2(e).    

           
       
          
  
  
              
              
                  
              
 
            
                
                 
             
               
               
          
         
                  
             
            
             
                
               
                
            
        
___________________________ 
  
 
5 CBCA 2771 
derived from the $70,318.88 settlement with Singleton’s subcontractor. The contracting 
officer properly rejected that cost element. 
Nor did Singleton show that the contracting officer incorrectly denied the 
subcontractor-claimed material costs of $2112.20, shipping costs of $531.67, and per diem 
costs of $21,254.  The contracting officer rejected the subcontractor material costs because 
Singleton failed to show that the government had actually received the supplies. Nor did 
Singleton establish a basis for claiming per diem in the amount of $21,254, covering the 
dates of January 3, 2009, to May 9, 2009, when no notice to proceed had been issued at that 
time. The contracting officer’s determination of $1246 for one week’s worth of work is 
appropriate. 
Singleton argues that it was entitled to an equitable adjustment under the suspension 
clause of the contract due to the contracting officer’s delay in issuing a notice to proceed. 
FAR 52.242-14(b) states: “If the performance of all or any part of the work is, for an 
unreasonable period of time, suspended, delayed, or interrupted [. . .] by the Contracting 
Officer’s failure to act within the time specified in this contract (or within a reasonable time 
if not specified), an adjustment shall be made for any increase in the cost of performance 
(excluding profit) necessarily caused by the unreasonable suspension, delay, or interruption, 
and the contract modified in writing accordingly.”  FAR 52.242-14(c) continues: “A claim 
under this clause shall not be allowed [. . .] unless the claim, in an amount stated, is asserted 
in writing as soon as practicable after the termination of the suspension, delay, or 
interruption, but not later than the date of final payment under the contract. 
Regardless of whether the Government failed to act within a reasonable period of time 
when it did not issue the preconstruction conference or notice to proceed for six months after 
contract award, Singleton is not entitled to a suspension clause claim because it did not assert 
its claim as soon as practicable after the termination of delay or issuance of the termination 
for convenience. The first and only time Singleton claims excessive delay in writing is in its 
briefs to the Board. Therefore, FAR 52.242-14(c) prevents Singleton from asserting the 
claim. 
Decision 
For the reasons stated above, the appeal is DENIED . 
JERI KAYLENE SOMERS 
Board Judge