DENIED: February 12, 2016
CBCA 4717, 4741
JDL CASTLE CORPORATION,
Appellant,
v.
GENERAL SERVICES ADMINISTRATION,
Respondent.
W. David Shannon, President of JDL Castle Corporation, Winston-Salem, NC,
appearing for Appellant.
Helen Y. Kearns, Office of Regional Counsel, General Services Administration, Fort
Worth, TX, counsel for Respondent.
Before Board Judges VERGILIO, DRUMMOND, and SHERIDAN.
DRUMMOND, Board Judge. 
These  appeals arise out of a lease between JDL Castle Corporation (JDL or appellant)
and the General Services Administration (GSA or respondent).  In both matters, JDL alleges
that Government-caused delay entitles it to damages based on delayed rental payments.  GSA
filed motions for summary relief, arguing that JDL has not provided evidence to prove
compensable relief.  Although these appeals concern two different periods of alleged delay
under the lease, our analysis of appellant’s entitlement to damages is the same for each.  As
explained below, we find that appellant has failed to establish any compensable damages

CBCA 4717, 4741 2
resulting from Government-caused delays.  We therefore grant GSA’s motions and deny the
appeals.
Findings of Fact
On November 26, 2012, GSA awarded lease GS-07B-17152 (lease) to JDL for
building space for the United States Citizenship and Immigration Services (USCIS) in Fort
Smith, Arkansas.  The claims before the Board involve two periods of alleged delay during
the course of the project – one occurring in the preconstruction phase (CBCA 4717), and one
during construction (CBCA 4741).  In CBCA 4717, appellant seeks compensation for
Government-caused delay in the completion of project design activities, which delayed
issuance of the notice to proceed.  GSA accepts responsibility for the delay, but denies
appellant established any damages.  In CBCA 4741, appellant seeks delay costs related to the
approval and installation of a security system.  GSA denies responsibility for the delay, but
again argues that appellant has failed to establish any damages. 
CBCA 4717
The project schedule provided for 170 working days between contract award and the
notice to proceed on construction, in order to allow JDL, GSA, and USCIS to complete
design activities for the space.  Those activities included developing the schematic design
layout, reviewing and approving design intent drawings (DIDs) and construction documents
(CDs), and negotiating the tenant improvements price proposal (TIPP).  JDL and GSA agree
that the project schedule was not followed and that the Government was responsible for the
delay in completing the project design activities and issuing the notice to proceed.  The
parties agreed to a 135-day delay.  GSA attributed the delay, in part, to USCIS’ failure to
provide a schematic design layout in a timely manner, changes to the DIDs and CDs, and
submittal of incorrect DIDs.  Exhibit 48.1 
While negotiating the delay period, JDL and GSA also negotiated the TIPP.  JDL
asserts that during these negotiations it agreed to accept a reduction in overhead and profit
in the TIPP in exchange for the costs associated with the Government-caused delay.2  GSA
1  All exhibits for this section are found in the CBCA 4717 appeal file, unless
otherwise noted; in addition, all cited pleadings are those filed under this docket number.
2  In a February 24, 2014, email message, JDL states that it “will accept the [TIPP]
after Reduction amount as long as we have [GSA’s] word that the [delay claim] will be given
a fair and reasonable evaluation for payment.”  Exhibit 26.

CBCA 4717, 4741 3
counters that JDL agreed to this reduction to continue negotiations to the notice to proceed
and construction phase.  Exhibit 24.3  On March 4, 2014, GSA issued lease amendment 3,
containing the notice to proceed.  Exhibit 30.  
On January 8, 2015, JDL submitted a certified claim in the amount of $53,494.46 for
delay damages.4  Exhibit 40.  JDL characterized this claim as an “interest carry cost” claim
for the delay period.  JDL states that its “interest carry cost” claim represents interest paid
on construction loans and the cost of carrying payments on the property.  Exhibits 26, 39.  
On January 28, 2015, the contracting officer (CO) issued a decision on the claim. 
Exhibit 48.  In it, GSA reaffirmed that the delay was caused by the Government, but denied
the claim because JDL failed to provide any evidence of actual loss or increased costs that
resulted from the delay, despite requests by the CO for supporting documentation.5  Id.
On April 20, 2015, JDL appealed the CO’s decision, arguing that GSA agreed to pay
the delay costs in exchange for JDL reducing its overhead and profit in the TIPP and that its
claim represented its delay costs on the project.  The calculation for the claim is based on
“taking the amount of money [JDL] spent based on [its] actual draw requests and multiplying
the interest rate by the number of days that amount was outstanding to arrive at the actual
cost.”  Notice of Appeal, Exhibit C.  
On September 21, 2015, GSA filed a motion for summary relief, arguing that the
communications between GSA and JDL show that GSA never agreed to pay the delay claim
in exchange for JDL reducing its profit and overhead in the TIPP.  Rather, GSA asserts, JDL
only requested that its claim be given a fair and reasonable evaluation for payment, which
GSA agreed to.  Exhibit 26.  GSA further argues that JDL failed to provide any evidence of
actual losses on its borrowing due to the delay period.  During discovery, JDL provided the
Government with documentation of two mortgage loans on the property, both dated
January 22, 2013, but with different maturity dates.  Respondent’s Motion for Summary
3  GSA cites a February 12, 2014, email message in which JDL “agreed in the spirit
of cooperation to forgo some of the profit/overhead and fee.”  Exhibit 24.
4  JDL has since removed eleven working days in its appeal because the certified claim
included days from a mandatory government furlough, from October 1 to 16, 2013, which
occurred during the delay period, resulting in a claim for 135 days of delay.  Exhibit 39.
5  During discussions regarding JDL’s claim, GSA, on numerous occasions, requested
documentation evidencing JDL’s damages from the delay, which JDL refused to provide,
believing it was not obligated to do so.  See generally Exhibits 36-46.

CBCA 4717, 4741 4
Relief, Exhibit 7.  GSA argues that there is no evidence that either of these loans was
impacted by the delay, i.e., by an increase in the interest rate or by an extension of the
maturity date.  GSA reasons that because the repayment of the principal and interest on the
loans would have occurred regardless of the delay, JDL has failed to prove any additional
costs, and therefore is not entitled to its claimed amount.
In response, JDL argues that “[h]ad the lease schedule been maintained, but for the
agency delays, rent would have been received, [and] interest payments would have been
made from rent.”  Appellant’s Response to Respondent’s Motion for Summary Relief at 3. 
With regard to GSA’s argument that the loan documents show an absence of damages, JDL
states that it paid interest on the loans during the time of delay.  Id. at 4.  However, JDL does
not provide any evidence that those loans were procured as a consequence of the delay or
were in any way affected by the delay.
CBCA 4741
This claim concerns an alleged delay relating to the installation of a security system
during the construction phase of the project.  The lease included general security
requirements, which, in part, prescribed the following:
ENTRY SECURITY: INTRUSION DETECTION SYSTEM WITH
CENTRAL MONITORING CAPABILITY BY LESSOR (BUILDING
SPECIFIC SECURITY) (DEC 2011)
A perimeter Intrusion Detection System (IDS), compliant with government
standards, with tie-in to a central monitoring facility shall be provided,
installed and maintained by the Lessor.  Standards can be obtained from the
Contracting Officer upon request.  This system shall also be compatible with
the Department of Homeland Security, Federal Protection Service (DHS/FPS)
mega center central monitoring facility.  Information regarding system
compatibility requirements is available from the Contracting Officer.  Internal
IDS for Government space may be required based on the government’s
building security assessment.
Exhibit 2 at 2.6  
6  All exhibits for this section are found in the CBCA 4741 appeal file, unless
otherwise noted; in addition, all cited pleadings are those filed under this docket number.

CBCA 4717, 4741 5
USCIS subsequently provided the detailed security system scope of work (SOW) to
JDL on August 19, 2013.  The SOW required the following:
The access control system shall be a Viscount Freedom by VSI or equal system
with the following capabilities;
. . . .
The access control system shall not use controllers or intermediate panels to
communicate between door hardware and the access control server.  The door
devices shall connect to a single IP [internet protocol] bridge that will convert
to CAT [category] 6 and connect directly to the server using a USCIS
approved Cisco POE [power over ethernet] enable Switch.
. . . .
e.  Contractor must only use equipment on the GSA Approved Products List
(APL) where required for HSPD-12 [Homeland Security Presidential Directive
12] access control compliance.  The APL is located online at
http://fips201ep.cio.gov/apl.php.
Exhibit 10 at 1-2.
As part of the TIPP, originally proposed on December 29, 2013, JDL submitted the
Kantech ACS (Kantech) security system.  After some negotiations concerning the TIPP, on
March 3, 2014, the Government accepted the proposal and issued lease amendment 3 with
a notice to proceed for tenant improvements and building security.  Exhibit 17.  
On May 15, 2014, the Government notified JDL that the Kantech security system did
not comply with the security SOW, specifically because the Kantech access control system
uses controllers to communicate between door hardware and the access control server. 
Exhibits 18, 26.  Therefore, the Government directed JDL to install the Viscount security
system.  Following further negotiations, GSA issued lease amendment 6, dated August 28,
2014, which provided a notice to proceed on installing the Viscount security system and
paying JDL for the difference in cost between the two systems plus an additional amount for
increased general and administrative overhead expenses.  Exhibit 27.  
On October 31, 2014, GSA issued lease amendment 7, accepting the tenant
improvements as substantially complete and establishing that date as the commencement date
of the lease rental payments.  Exhibit 29.

CBCA 4717, 4741 6
On November 14, 2014, JDL submitted a claim to the CO for “interest carry costs”
associated with the security system delay.  Exhibit 40.  JDL sought $53,705.96 as
compensation for seventy-seven days, which represented the time between the anticipated
completion date, August 15, 2014, and the actual completion date, October 31, 2014.  On
February 5, 2015, the CO issued a decision denying JDL’s delay claim.  Id.  In it, the CO
concluded that JDL was responsible for the delay because, among other issues, it
misunderstood the security SOW and proposed the Kantech system, which did not meet
contract requirements.  Id. at 2.  The CO also determined that the delay was caused by JDL
incorrectly proposing certain door positioning switches, which again did not meet the security
SOW requirements.  Id. at 5.  The CO stated that the Government was not at fault because
JDL’s nonconforming security proposal caused the delay.  Id.  Finally, the CO stated that
JDL had not submitted any evidence that it incurred additional costs due to the security
system that had not already been reimbursed through lease amendment 6.7  Id. at 6.  
On May 4, 2015, JDL appealed the CO’s decision, arguing that the delay was caused
by the Government issuing incorrect DIDs concerning door positioning switches and
contradictory security system requirements.  Notice of Appeal.  On the latter issue, JDL
stated that under subsection (e) of the SOW, GSA provided an approved product list, which
allowed for the Kantech system.  Id.  JDL argued that this approved product list contradicted
GSA’s later instructions that only the Viscount system would be allowed.  JDL argues that
because the Government caused the delay, it is entitled to $53,705.96.  
On September 21, 2015, GSA submitted a motion for summary relief, reaffirming the
CO’s decision that JDL caused the delay, that JDL did not provide any evidence that it
incurred any additional cost because of the delay, and that GSA paid all amounts JDL was
entitled to under the lease.8  During discovery, JDL provided the Government with the same
documents it had provided in CBCA 4717 concerning the two mortgage loans.  GSA again
7  As it had during discussions involving CBCA 4717, GSA, on numerous occasions,
requested documentation from JDL evidencing its damages from the delay.  Again, JDL
refused to provide any.  See generally Exhibits 30-41.
8  GSA argued that the actual amount of delay was only sixty-five days, the time from
the issuance of the temporary certificate of occupancy until the completion of construction
and acceptance of the space, occurring between August 27 and October 31, 2014.  JDL
calculated seventy-seven days of delay, the time from the change to the security system until
completion of construction, occurring between August 15 and October 31, 2014.  The
amount of time of the delay is not material to our decision.

CBCA 4717, 4741 7
argues that there is no evidence that either loan was impacted by the delay, and reasons that
repayment of the principal and interest on the loans would have occurred regardless.
In response, JDL reasserts that the Government caused the delay by its contradictory
specifications.  Pertaining to its additional costs, JDL argues that “[b]ut for the Respondent’s
directing Appellant to select a security system using a flawed methodology, the facility would
have been complete and accepted and GSA tenant agency would have paid rent.  The rent
would have been used in part to pay interest expense, an appropriate cost of lessor’s bargain.” 
Appellant’s Response to Respondent’s Motion for Summary Relief at 1.  As a result, JDL
argues, “[it] was required to make interest payments on its loan that it otherwise would have
received rental income to offset such interest payments.”  Id. at 2.
Discussion
Summary relief is appropriate where there is no genuine issue of material fact and the
moving party is entitled to judgment as a matter of law.  Anderson v. Liberty Lobby, Inc., 477
U.S. 242, 247 (1986).  The moving party has the initial burden of proving its motion on the
basis of the pleadings, depositions, answers to interrogatories, admissions on file, or
affidavits.  Celotex Corp. v. Catrett, 477 U.S. 317, 322 (1986).  In considering summary
relief, the tribunal will not make any credibility determinations or weigh conflicting
evidence.  Anderson, 477 U.S. at 249.  All reasonable inferences are drawn in favor of the
nonmoving party.  Id. at 255.  “In response to a motion for summary relief, it is incumbent
upon a party to come forth with sufficient evidence to ‘show an evidentiary conflict on the
record; mere denials or conclusory statements are not sufficient.’”  Fortis Networks, Inc. v.
Department of the Interior, CBCA 4176, 15-1 BCA ¶ 36,066, at 176,127 (quoting Mingus
Constructors, Inc. v. United States, 812 F.2d 1387, 1390-91 (Fed. Cir. 1987)).  Nevertheless,
“the moving party’s burden of demonstrating the absence of genuine issues of material fact
may be discharged by showing the absence of evidence in support of the nonmoving party’s
case.”  EHR Doctors, Inc. v. Social Security Administration, CBCA 3522, 15-1 BCA
¶ 36,164, at 176,476 (citing Fed. R. Civ. P. 56(c)(1)(B); Celotex Corp., 477 U.S. at 323).  
In these cases GSA argues, and we agree, that JDL has not provided any evidence of
damages caused by the delays.  Although JDL provided documents concerning two mortgage
loans in connection with the property, it failed to provide any evidence that these loans were
procured because of or were affected by the delay.  Because JDL has failed to provide a
sufficient showing on its damages, we grant GSA’s motions for summary relief.  See EHR
Doctors, 15-1 BCA at 176,476-78 (finding for the moving party because the nonmoving
party failed to provide evidence to support elements of its duress claim).  

CBCA 4717, 4741 8
Furthermore, JDL has presented no evidence or arguments that it is seeking anything
other than the time value of money on the delayed payment of rental income.  While JDL
does not calculate its claims strictly as the loss of the monthly rental payments, the claims are
based on outstanding costs that were incurred regardless of the Government’s delays, i.e.,
monthly payments made on already existing mortgages.  In its responses to GSA’s motions,
JDL argues that had the lease schedule been maintained, rent would have been received
sooner, and the principal and interest payments on the loans would have been made from
rent.  See S.S. Silberblatt, Inc. v. United States, 3 Cl. Ct. 644, 647 (1983) (finding that the
plaintiff implicitly made a claim for loss of rental income when it argued that the rental
income would be used to pay interest on an outstanding loan).
In 6000 Metro LLC v. General Services Administration, GSBCA 15725, et al., 04-1
BCA ¶ 32,510, the appellant sought damages in the form of delayed rental payments due to
the Government’s delay in connection with DIDs.  Our predecessor board found that “[c]ase
law establishes that when Government delay occasions later-than-anticipated commencement
of rental payments, compensation may be made only for increases in costs of performance;
loss of rental income, although an economic detriment, is not a cost of performance and
therefore is not compensable for the delay.”  Id. at 160,821 (citations omitted) (quoting Jay
P. Altmayer v. General Services Administration, GSBCA 12639, 95-1 BCA ¶ 27,515, aff’d
in part, rev’d in part, sub nom. Altmayer v. Johnson, 79 F.3d 1129 (Fed. Cir. 1996)). 
Compensable costs of performance are any unanticipated, extra out-of-pocket expenses that
a contractor would not have incurred but for the Government’s delay.  See Coley Properties
Corp. v. United States, 593 F.2d 380, 385-86 (Ct. Cl. 1979).  Such expenses may include
increases in interest on existing loans, or loans procured to cover the expenses caused by the
delay.  See S.S. Silberblatt, 3 Cl. Ct. at 646-47.  “However, a claim for loss of rental income
is far different than a claim for additional interest costs . . . . It has been held that loss of
rental income . . . is not an additional cost of performance of the contract.”  Id. at 647 (citing
Coley Properties, 593 F.2d at 385-86).
To support its proposition that we may grant its “interest carry cost” claim, JDL
directs the Board’s attention to Hedlund Construction, Inc. v. Department of Agriculture,
CBCA 105, 08-1 BCA ¶ 33,798.  However, JDL’s reliance on this case is misplaced.  In
Hedlund, appellant paid interest on the difference in the cost of the performance bond
between the amount set forth in the timber sale prospectus and the amount later required by
the contract.  The cost difference was an unanticipated, out-of-pocket expense, and the
appellant was further awarded interest on that compensable cost of performance.  Id. at
167,311-12.  That decision does not affect the aforementioned principle that a loss in rental
income due to the Government’s delay is not an additional cost of performance of the
contract. 

CBCA 4717, 4741 9
Because JDL has not provided any evidence of additional incurred cost and sought
damages in the form of delayed rental payments, GSA is entitled to judgment as a matter of
law.  While JDL also argues that GSA agreed to pay its delay claim in CBCA 4717 in
exchange for a reduction in its overhead and profit in the TIPP, JDL has not provided any
evidence that GSA agreed to such an arrangement.  The record reveals an agreement to
provide fair consideration; without more from JDL, the Board denies this basis of appeal.
  
Decision
For the foregoing reasons, respondent’s motions for summary relief are granted and
the appeals are DENIED.
____________________________
JEROME M. DRUMMOND
Board Judge
We concur:
____________________________ ____________________________
JOSEPH A. VERGILIO PATRICIA J. SHERIDAN
Board Judge Board Judge