DENIED: April 10, 2012 
CBCA 2136 
SINGLETON ENTERPRISES, 
Appellant, 
v. 
DEPARTMENT OF AGRICULTURE, 
Respondent. 
Wayne Singleton, Owner of Singleton Enterprises, Luthersville, GA, appearing for 
Appellant. 
Marilyn J. Brown, Office of General Counsel, Department of Agriculture, Little Rock, 
AR, counsel for Respondent. 
Before Board Judges DANIELS (Chairman), BORWICK , and DRUMMOND . 
BORWICK , Board Judge. 
Appellant, Singleton Enterprises, challenges the termination for default of its contract 
for the Hanson Marsh Hydrologic Restoration (Hanson Marsh) project with the United States 
Department of Agriculture, respondent, through the department’s National Resources 
Conservation Service. For the reasons below, we sustain the contracting officer’s decision 
terminating the contract for default. 

 
  
     
       
             
             
   
              
             
                 
               
          
           
            
                 
                
      
             
            
                
              
               
               
     
          
             
               
               
               
          
              
   
              
2 CBCA 2136 
Findings of Fact 
Solicitation and contract terms and conditions 
On February 6, 2009, respondent issued a solicitation for the Hanson Marsh project. 
The Hanson Marsh is located in Terrebonne Parish, Louisiana, at the intersection of Shell 
Road and U.S. Highway 90, and approximately 720 feet north of the Gulf Intracoastal 
Waterway (GIWW). 
The purpose of the contract was to restore the aged Hanson Marsh by taking mineral-
laden fill material from the borrow area and infusing the existing decaying top-level organic 
soil of the marsh with the mineral material to allow aquatic marsh plants to thrive. One of 
respondent’s scientists testified that the effort was to put the marsh back in time. 
The solicitation contained five bid items: (1) construction surveys; (2) mobilization 
and demobilization; (3) excavation, marsh creation, and dredging, with an estimated 50,000 
cubic yards of fill needed to complete the project; (4) earthfill, containment dike, and open 
marsh area, with an estimated 5646 linear feet of dike to be created; and (5) staff gauge units. 
One award was to be made from an aggregate of all bid items; thus, the solicitation required 
bidders to complete all items. 
Bid items one and two are self-explanatory. For bid item three, the solicitation 
explained that the contractor was to excavate dredge material from specified borrow areas 
and place the material in the marsh creation area to the lines and grades depicted on attached 
construction drawings. The contractor was to have on site the required length of dredge 
discharge pipe to reach from the farthest point within the borrow area to the farthest point 
in the marsh creation placement area. The estimated length of the pipe was between 4500 
and 5000 linear feet. 
Bid item four consisted of all work necessary to place and shape earth fill needed to 
complete earthen containment dikes to be constructed along the perimeter of the two marsh 
creation areas, designated east and west, as shown on the drawings. 
1 All material for the 
earthen containment dikes was to be taken from the marsh creation areas. Bid item five 
required the contractor to provide and install staff gauge units in the marsh creation area for 
determining the fill elevation of the dredge fill material. 
1 The total acreage of marsh creation was twenty-four, with twenty being in the west 
marsh creation area and four being in the east.  The marsh creation areas were separated by 
the Bart Canal. Each marsh creation area had its own access point. 

 
          
             
               
             
               
               
     
          
            
                
                  
            
                
                
              
           
               
              
               
           
              
               
           
           
                 
              
                
              
             
                
             
   
                
                
       
3 CBCA 2136 
The solicitation and resulting contract required the contractor to construct earthen 
containment dikes as shown on the drawings. The west marsh creation area required 
containment dikes on its north, west, and east borders and about one third of the southern 
border. The drawings did not specify earthen containment dikes for the remaining two-thirds 
of the southern border. The east marsh creation area required containment dikes on the north 
and west borders and about half of the southern border. No containment dikes were specified 
for the eastern border. 
The solicitation and resulting contract required that the containment dikes be 
constructed to a minimum top elevation of +3.0 feet North American Vertical Datum 
(NAVD) 88. 
2 After initial construction of the dikes, the contractor was to allow the dikes to 
settle and de-water for a period of sixty days. The contractor, at its option, could elect to use 
training dikes to facilitate placement of dredge material in the marsh containment area. 
Dredge fill material was to be placed at a target elevation of +1.5 feet, with a fill 
tolerance of + or - .5 feet. The effluent discharge water control structures were to be 
managed daily to maintain a minimum ponding water elevation of +1.5 feet or an alternate 
concurred in by a contracting officer’s technical representative (COTR). The maximum 
ponding elevation within the marsh area was +2.0 feet. No work could proceed when water 
elevation outside the marsh creation area was higher than +2.0 feet, because the areas could 
not then be de-watered to allow the fill material to reach its target elevation. 
The contractor was not allowed to begin dredging operations until November 15, 
2009. At least twenty-one days before the commencement of the work, the contractor was 
to present a dredging operations plan to meet the requirements of the contract. It was 
anticipated that the fill material would flow southward against emergent marsh vegetation, 
i.e., the dense marsh grasses--predominately Bullwhip grass--that were present in the area, 
along a contour line with an elevation of +1.5 feet as shown on the drawings. Towards that 
end, the contractor was to pump dredge material in a manner that would minimize southward 
flow and create a terrace along the southern realm of the marsh creation areas. Prior to 
2 NAVD 88 is a standard reference point, used by the North American countries, i.e., 
the United States, Canada and Mexico, from which to measure elevation in surveying and 
other activities. The reference point is, in fact, the local mean sea level height value at 
Rimouski, Quebec, Canada, established by the International Great Lakes Datum of 1985. See 
Wikipedia, at http://en.wikipedia.org/wiki/North_American_Vertical_Datum_of_1988, last 
visited April 4, 2012. For ease of reading of this opinion, we will dispense with repetition 
of the suffix nomenclature. When an elevation in feet is referenced, the reader is to assume 
the reference point is NAVD 88. 

 
              
            
           
            
             
            
        
      
              
              
           
               
            
          
               
               
          
              
           
              
            
              
                 
               
      
            
              
                  
             
              
            
              
             
4 CBCA 2136 
dredging the southern realms, the contractor was required to pump fill material to low spots 
to prevent excessive dredge fill material from flowing south into the GIWW. 
Before adding dredge fill material, the contractor was to install effluent discharge 
control structures to ensure the confinement of dredged material to the marsh creation area 
and to ensure the minimum and maximum specified pond water elevations. Leakage or 
seepage of the discharge pipe was not permitted; if leakage or seepage occurred, work was 
to cease until the leak was repaired. 
Contract award and first period of performance 
Respondent awarded the contract to appellant on April 9, 2009, for a fixed price of 
$486,200, which included a bid estimate of $5.60 per cubic yard for work item three, 
dredging and excavation. Appellant entered into a subcontract with Tri-Native Contractors 
(Tri-Native) for a lump sum price of $273,000 for dredging 50,000 linear feet of material at 
$2.69 per cubic yard. Before subcontracting with Tri-Native, appellant did not request from 
Tri-Native financial or business information, or past job references. 
On June 15, 2009 respondent issued to appellant a notice to proceed. Work was to 
commence on June 22, 2009, and be complete by January 19, 2010. The contract contained 
the standard Federal Acquisition Regulation (FAR) clause 52.211-10, which required work 
to commence within twenty calendar days after the contractor received the notice to proceed. 
On July 13, 2009, the Tri-Native representative met with respondent’s survey crew 
and inspector, but could not provide a starting date for work on the earthen containment 
dikes. On July 28, Tri-Native informed respondent that a marsh buggy necessary for 
excavation would arrive between July 29 and 31, and that Tri-Native hoped to begin work 
on August 1. The marsh buggy arrived on site on August 7, and construction of the dikes 
commenced on August 11. Construction of the dikes was complete on August 27 and Tri-
Native demobilized from the area. 
Appellant’s dredging plan anticipated mobilization of equipment to the job site on or 
after November 15, 2009; utilization of a twelve inch dredge with a dredge fill production 
of 2000 cubic yards per day; a dredging sequence of east to west; and, prior to the start of 
dredging operations, filling the low spots on the southern realm with dredge material to 
prevent slurry from flowing south into the GIWW. The plan contemplated the start of 
dredging on November 15, 2009, sixty-five days before the contract completion date of 
January 19, 2010. The dredging plan was for appellant’s subcontractor, Tri-Native, to be on-
site to install staff gauges. Tri-Native’s one-page dredge plan contemplated the start of 

 
               
         
           
            
             
               
              
               
             
    
         
            
     
         
            
            
                
              
        
             
               
               
              
             
            
  
             
             
              
             
               
                
        
5 CBCA 2136 
dredging on November 15, 2009, “if all goes well.” On November 19, the contracting officer 
informed appellant that the dredge was not on-site. 
On November 20, 2009, appellant’s owner advised Tri-Native that appellant expected 
Tri-Native’s dredge and associated equipment to be on-site that week to allow dredging 
operations to commence. Appellant also complained to Tri-Native that it had an insufficient 
length of pipe to meet the contract requirement that the dredge pipe extend to furthest point 
identified by the plans and specifications of the contract. Appellant further noted that the 
marsh buggy Tri-Native intended to use to drag and pull the dredging pipe was smaller than 
the marsh buggy Tri-Native used to construct the dikes and was insufficient to accomplish 
the necessary work. 
On November 20, respondent was advised by appellant’s on-site job superintendent 
that no work would be performed during Wednesday, Thursday, Friday, and Saturday due 
to the Thanksgiving holiday. 
On November 24, 2009, appellant threatened to terminate Tri-Native’s subcontract 
for default because: (1) appellant and the Government had been on standby since 
September 9 waiting for the on-site mobilization of dredging equipment; (2) Tri-Native did 
not own a marsh buggy that worked, and the marsh buggy it did own was inoperable and 
would need $50,000 worth of repairs to make it operable; (3) Tri-Native lacked the finances 
to rent a suitable marsh buggy; (4) Tri-Native lacked a suitable tugboat to move the dredge 
to the site because Tri-Native’s tugboat was impounded by court order and Tri-Native lacked 
the finances to rent another tugboat; (5) the dredge Tri-Native intended to use had been sunk 
in water over one year previously and had not been operated since it was raised; furthermore, 
there was no foreseeable date when the engine and electrical system could be repaired or 
when the dredge could be brought into compliance with regulations of the United States 
Coast Guard; and (6) the required certificate of insurance that Tri-Native provided was 
fraudulent. 
Tri-Native assured appellant that the dredge would be mobilized and ready to start on 
December 1, 2009. Tri-Native assured appellant that 50,000 cubic yards of fill material 
could be pumped in twelve days. In response to respondent’s inquiries, on November 30, 
appellant stated that it was not terminating Tri-Native’s subcontract, and that in fact, the 
dredge would arrive on-site on December 1. Appellant stated that the reason the dredge was 
not on-site by the date of November 15 anticipated in the dredging plan was because of high 
water and mechanical issues with the dredge. 

 
          
              
     
               
 
          
 
              
             
             
              
     
            
             
            
    
             
                 
  
           
           
               
       
            
            
                  
              
            
               
        
6 CBCA 2136 
Appellant terminated Tri-Native’s subcontract on December 1. On December 2, 
appellant provided written notice to the contracting officer of an alleged mistake in bid, but 
did not advise her that appellant had terminated Tri-Native’s subcontract.  On December 4, 
the contracting officer sent an e-mail message to appellant advising it that the dredge was not 
on-site and requesting a plan that would provide for completion of the work by January 19, 
2010. Appellant did not respond to the e-mail message. 
On December 17, appellant’s on-site superintendent notified respondent’s inspector 
of Tri-Native’s termination and that a new subcontractor would examine the site. He also 
advised the inspector that contract work would be suspended on December 23 for the 
Christmas holidays and resume on January 4. The contracting officer again asked appellant 
its plans for obtaining a new subcontractor and completing the project. Appellant did not 
respond. 
Cure notice and first default termination 
On December 21, 2009, the contracting officer issued a cure notice for appellant’s 
failure to begin dredging operations and for failure to submit surveyor qualifications for a 
replacement surveyor. Respondent demanded cure of these conditions within ten days upon 
pain of default. 
On December 21, at 2:50 p.m., appellant’s marsh buggy arrived at the nearest town 
to the site, Houma, Louisiana. The marsh buggy arrived at the work site on December 22 at 
10:30 a.m. 
On January 11, respondent terminated appellant’s contract for default for failure to 
diligently prosecute the work involving mobilization and dredging operations so that the 
contract could be timely completed, and for failing to address other issues in the cure notice.
3 
Contract reinstatement and setting of new completion date 
On February 9, 2010, appellant, respondent, and appellant’s surety met to discuss the 
termination. Appellant requested a chance to complete the contract. Appellant’s owner 
stated he was out of the country when the cure notice arrived and thus did not have a chance 
3 During the sixty-five day period between November 15, 2009, and January 19, 2010, 
United States Geological Survey data for Houma, Louisiana, showed that there were twenty-
eight days when the mean tidal height was below +2 feet and forty-seven days when the 
minimum height was below +2 feet. 

 
               
             
           
           
            
             
            
            
             
     
   
           
           
              
               
               
             
          
             
    
          
               
                
              
             
          
               
             
          
           
          
7 CBCA 2136 
to adequately respond to that notice. Respondent agreed that it would be better to give 
appellant another chance to perform and complete the dredging work before the water levels 
began to rise, rather than wait and obtain another contractor. 
On February 15, 2010, the contracting officer reinstated the contract with the 
following work to be completed: (1) installation of de-watering weirs; (2) submission of 
material certification of staff gauges; (3) dredging of 50,000 cubic yards of fill; (4) 
submission of daily quality control reports of earthen dike construction; (5) submission of 
4certified payrolls; (6) submission of survey data; (7) recapping of containment dikes ; and
(8) submission of a revised construction schedule. The contracting officer did not specify 
a new completion date. 
Second period of performance 
Appellant reinstated its subcontract with Tri-Native on February 16, 2010. On 
February 19, the contracting officer wrote appellant to express her understanding that 
appellant would mobilize on the job site on March 8 and commence dredging operations on 
March 12. The contracting officer also noted that appellant had not provided the items listed 
in her letter of February 15. By letter of March 1, appellant submitted a construction 
schedule showing dredging and excavation between March 12 and May 15, which was the 
same sixty-five-day completion duration from the start of dredging contemplated in 
appellant’s schedule for the original contract. On March 3, the contracting officer approved 
the revised schedule. 
On March 11, 2010, appellant’s superintendent advised respondent that the dredge 
would be on-site on Friday, March 12. On March 12, Tri-Native advised respondent that the 
dredge was being mobilized and was en route to the job site. Appellant requested that the 
original contract work hours of ten hours per day be enlarged to twelve- to fourteen-hour 
shifts, six days per week, to allow completion of dredging operations. The contracting 
officer approved the extension of work hours on March 22. 
On March 15, the dredge was anchored at an off-site canal; there was no marsh buggy 
on-site. Appellant began laying discharge pipe and started on necessary equipment repairs. 
The dredge arrived at the site on March 18. 
4 Containment dikes constructed the previous August needed to be recapped, i.e., 
topped off, due to natural leakage and settling. 

 
               
            
              
         
          
              
   
              
               
             
               
               
              
              
               
    
                   
           
               
              
           
              
              
          
      
           
                
               
               
                 
                   
            
              
              
          
8 CBCA 2136 
Measured water at the site was lower than +2 feet and work was capable of being 
performed on the following days: March 15-16, March 18-22, March 23-26, March 29-31, 
April 1, April 5-10, April 12-17, April 19-23, April 26-30, and May 5-6. 
Appellant’s work throughout the reinstated period of performance was repeatedly 
delayed by tardy arrival of necessary subcontractor equipment on-site, and performance 
delays and mechanical problems unrelated to the presence of high water. A few examples 
will suffice. 
As noted above, instead of the dredge arriving on-site on March 12 as scheduled, the 
dredge arrived on March 18. Appellant used a four-person crew to perform the work, which 
including recapping of dikes, moving pipe, and operating the dredge. Despite the dredge 
being present as of March 18, actual dredging did not begin until April 7. Tri-Native, 
however, could only dredge for two hours and forty-five minutes that day, not the twelve to 
fourteen hours that it was allowed under the daily schedule. Additionally, the discharge pipe 
was in a different location from the one dictated by the contract specifications. 
On April 8, Tri-Native was only able to dredge four hours because of a broken keel 
hose, and there were numerous stops and starts on dredging.  The dredge was moved to the 
middle of the dredge area, as opposed to where it was supposed to be. On April 9, only three 
hours and thirty minutes of dredging was performed, with appellant’s superintendent finally 
telling Tri-Native to move dredge material to the correct location. On April 10, no dredging 
was performed because Tri-Native’s crew was moving the dredge pipe. On April 12, no 
dredging was performed because appellant’s crew was connecting a discharge pipe and 
repairing the marsh buggy. On April 13, no dredging was performed because of continual 
repairs to the marsh buggy and because of movement of the discharge pipe. Additionally, 
there was only one worker present. On April 14, Tri-Native only dredged for fifty minutes 
due to a broken pipe. 
On April 15, Tri-Native performed six and three-quarters hours of dredging. Dredging 
had to be interrupted to clean the dredge’s cutter head. On April 16, Tri-Native dredged for 
eight hours, but dredging was again interrupted because of problems with a cable in the cutter 
head and because of necessary repairs to a mule. On April 17, Tri-Native dredged for four 
hours, with interruptions for a cable in the cutter head and a broken pulley. Also, there was 
a build-up of material at the end of the discharge pipe, and the pipe had to be moved. On 
April 19, no dredging work was performed because Tri-Native was moving the discharge 
pipe. On April 20, Tri-Native dredged for one hour and twenty-five minutes, but stopped 
because water was flowing over the discharge water control structure. On April 21, no 
dredging was performed and the contracting officer’s technical representative met with 

 
          
         
              
               
               
            
                 
               
              
             
          
                 
              
             
        
             
            
              
              
    
              
             
              
            
                
             
             
     
             
               
            
           
                
                  
9 CBCA 2136 
appellant’s on-site representatives to discuss lack of adequate personnel and proper 
equipment to perform the requirements of the contract. 
On April 22, dredging work was performed for three hours due to debris clogging the 
cutter head. No dredging was performed on April 23 because of high winds and stormy 
weather. At this point, during a conference call, the COTR expressed the view that dredging 
was five percent complete, with appellant’s owner stating that dredging was ten percent 
complete. Dredging work was unable to be performed on April 24 and April 26 because of 
water levels exceeding +2 feet. From April 27 through April 30, when water levels were 
lower than +2 feet, only nine hours and fifteen minutes of dredging was performed because 
of the requirement to move the discharge pipe and mechanical breakdowns of equipment, i.e., 
the pipe and anchor chain of the dredge. 
No work was performed on May 1, May 5 through May 8, and May 10. For those 
days, the measured water elevations were less than +2 feet. Water elevations were not 
recorded on May 7 or May 8. Water elevations were more than +2 feet on May 3 and 4, so 
no dredging was performed on those days. 
By letter of May 10, 2010, appellant sent Tri-Native a “cure notice.” Appellant’s 
letter gives further particulars as to the subcontractor’s difficulty in prosecuting the work. 
According to appellant, a winch had broken on the dredge, making it impossible for the 
anchor to be raised or lowered, so dredging operations could not be continued or completed. 
Also, on May 3, a rental company removed the marsh buggy for Tri-Native’s failure to pay 
the rent, making it impossible to move the discharge pipe so that dredging operations could 
be completed. According to appellant, Tri-Native failed to properly man the project with 
experienced personnel to operate the dredge and the discharge pipe in the containment area. 
When Tri-Native increased the number of personnel, the individuals it brought to the 
site were inexperienced. Part of the crew walked off the job because they were not paid or 
their pay checks bounced. According to appellant, Tri-Native never cured its providing a 
bogus insurance certificate, and failed to comply with the Davis-Bacon Act and the Contract 
Work Hours and Safety Standards Act. 
The dredge was not strong enough to cut through debris, and the discharge pipes 
appellant used were old and rusted. A lack of personnel hindered progress, since the marsh 
buggy was used to move pipe and the driver of the marsh buggy also operated the dredge. 
On May 10, the contracting officer wrote appellant and noted the following 
performance deficiencies to date: 1. The southern realm of the marsh creation area had not 
been completed. 2. The discharge pipe was placed in the wrong area to enable fill to be 

 
                 
             
              
               
                 
           
      
              
             
      
             
               
             
               
               
      
   
    
             
                
                
        
           
  
              
            
           
  
            
               
           
             
           
            
    
10 CBCA 2136 
placed in the southern realm, which was the first area of dredge performance. 3. No workers 
from appellant were present to ensure that dredge fill material was reaching target elevations 
within the marsh creation area. 4. Given Tri-Native’s haphazard pattern of removing fill 
from the borrow area, accurate surveys could not be made of the fill removed. Additionally, 
very little progress was made in placing fill in the containment system. 5. Appellant had not 
provided enough information to enable respondent to make an informed response to 
appellant’s earlier request to raise the permissible ponding water elevation to +2.5 feet. 6. 
Respondent had not received certified payrolls from the contractor. 7. No information was 
received from appellant as to how the dredge operator was meeting contract requirements for 
limits in the borrow cut. 
The contracting officer also noted that since the on-site meeting, there had been no 
construction activity at all on the project and that no dredging had occurred. The contracting 
officer noted that contract performance would end on May 15 and requested appellant’s plans 
to correct the deficiencies and a time line for their correction. Dredging was not performed 
on May 13. On that day, the respondent asked appellant if it had terminated Tri-Native’s 
subcontract, and appellant responded that it had. 
Second termination for default 
On May 18, the contracting officer issued a show cause order to appellant as to why 
the contract should not be terminated for default, given appellant’s failure to perform within 
the time frames required by the contract and to cure the deficiencies noted in her letter of 
May 10. The contracting officer gave appellant ten days after receipt of the notice to present 
in writing any facts that would bear on the question of whether the failure to perform arose 
from conditions beyond the contractor’s control and without the contractor’s fault or 
negligence. 
On May 19, 2010, appellant advised respondent that it was ceasing all work on the 
contract due to alleged impossibility of performance, citing the lack of full containment, 
inability to regulate ponding height, insufficient ponding height, and continuous high water 
levels. 
On May 28, appellant responded to the show cause order, alleging impossibility to 
perform because historical water elevations were above +2 feet, and that there was not a day 
that dredging could have occurred when hydraulic conditions existed that would have 
allowed de-watering of the marsh containment area. Appellant also maintained that lack of 
full containment made it impossible to maintain the minimum and maximum specified 
ponding water elevation. Appellant argued that the six-inch specified ponding depth was 
insufficient to let slurry settle out.  Appellant further maintained that the requirement to fill 

 
                
              
   
            
               
           
               
                
             
          
             
            
               
               
             
            
  
  
            
             
              
             
              
   
     
         
             
             
              
      
            
          
              
              
          
        
11 CBCA 2136 
in low spots in the southern realm of the marsh creation area would not solve the problem 
because filling in low spots did not create the required full containment necessary to perform 
the contract. 
Appellant stated that it had been prepared to hire another subcontractor to complete 
performance, but was delayed in doing so by the opinion of a government inspector that the 
contract was not “doable.” Appellant maintained that contract performance was impossible 
without full containment dikes. Appellant stated that “regardless of what we may or may not 
have done under the contract to date,” its performance failures “cannot be due to the fault or 
negligence of the contractor if the contract as designed is impossible to perform in the first 
place.” Appellant thus considered the work “constructively suspended.” 
On May 29, 2010, appellant again wrote the contracting officer and stated that the 
southern realm emergent vegetation was not a substitute for full containment because heavy 
sediment would deposit against the grass and light sediment would spill out into the GIWW. 
Appellant stated that high water elevation above +2 feet and the lack of a full containment 
system for creating the marsh made performance impossible due to high water levels. 
Appellant refused to continue work unless respondent remedied the alleged defects in the 
specifications. 
On June 15, 2010, the contracting officer issued a termination for default for 
appellant’s failure to prosecute the work diligently and to complete the project in accordance 
within the time specified in the contract. The respondent surveyed the work site and 
estimated that out of the 612 hours the revised schedule made available for dredging, 
appellant dredged for forty-eight hours and placed 6000 cubic yards of fill in the marsh 
containment area. 
The replacement contractor completes the work 
Respondent hired a replacement contractor, Coastal Contractors (Coastal), to complete 
the job. Coastal’s contract contained the same terms and specifications as the original 
contract. The performance time was from December 2010 through March 2011. First, 
Coastal brought in a suitable marsh buggy, a Caterpillar 320, and recapped the dikes. Then 
it filled in low elevations in the southern realm. After filling in the low elevations, Coastal 
dredged, an activity which took about thirty-seven days, between mid-January and March 4, 
2011. According to respondent’s estimates produced through surveys, Coastal dredged 
between fifteen hundred and two thousand cubic yards per day. There was some minor 
seepage of dredge material past the containment dikes around the southern end of the project; 
the seepage was easily handled by Coastal building contractually-allowed training dikes. 
Recapping the dikes took Coastal about fifteen days. 

 
       
                
                
              
            
               
            
               
     
         
               
               
              
             
             
                 
                
                   
                  
               
     
          
   
                   
                    
               
               
             
           
            
               
    
12 CBCA 2136 
Contrary to the predictions of appellant as to the impossibility of performance given 
the lack of full containment, the dredge fill material was held in place by the vegetation along 
the southern realm that was not bordered by a containment dike. Dredge fill material did not 
escape south when water elevations exceeded +1.5 feet. When water levels in the marsh 
creation area exceeded +2.0 feet, Coastal stopped dredging and de-watered until the elevation 
reached +2.0 feet or below. The water levels outside of the marsh creation area were 
consistently below +1.5 feet during Coastal’s performance time, but even when the ponding 
elevations were between +1.5 feet and +2.0 feet, dredge fill material did not flow outside 
the marsh creation area. 
Expert opinion as to ebb and flow of the tide 
In this appeal, appellant retained an expert to establish that the ebb and flow of the 
tides made the contract impossible to perform. The expert did not personally visit the site 
or take tidal measurements at the site; rather his conclusions were based solely upon his 
review of the contract plans and specifications. In this expert’s opinion, without full 
containment along the southern border of the marsh creation area, the dredge fill material 
would pour out of the area. He came to that opinion based upon his assumption gleaned from 
note 3 of contract drawing A/5 (typical cross section) that the highest daily tide was +2.9 feet 
and the lowest tide was +.5 feet, a variance of 2.4 feet on a four-tide cycle, i.e., two high tides 
and two low tides per day. That note said “MEAN HIGH WATER = +2.9 ft. MEAN LOW 
WATER = +.5 ft.” The note did not designate whether the measurement was daily, annual, 
or a period in-between. 
A government design engineer with degrees in biological and agricultural engineering 
testified as an independent rebuttal expert that the tidal numbers in that drawing referred to 
the annual mean high and low tide, not the daily high and low tide, and that if the note meant 
to refer to the daily high tide it was in error. Furthermore, in the area of GIWW, the tide was 
two-cycle and the measured differential in tidal heights in the area of the Hanson Marsh was 
.4 feet, with a gradual rise over a twelve-hour period. Under such tidal conditions, the 
natural vegetation in the southern realm was quite sufficient to retain the dredge slurry 
material placed in the marsh creation area. Contrary to the prediction of appellant’s expert 
as to the impossibility of the specifications producing the desired results, photographs taken 
at the marsh creation area after Coastal completed its work showed a restored marsh that was 
green and lush. 

 
             
               
      
            
         
             
               
             
               
    
             
            
                 
   
               
           
    
                
         
          
               
 
               
       
  
            
           
              
           
           
              
           
               
            
     
13 CBCA 2136 
Discussion 
A termination for default is a drastic sanction which should be imposed (or sustained) 
only for good grounds and on solid evidence. Lisbon Contractors, Inc. v. United States , 828 
F.2d 759, 765 (Fed. Cir. 1987) (quoting J. D. Hedin Construction Co. v. United States , 408 
F.2d 424, 431 (Ct. Cl. 1969); C-Shore International, Inc. v. Department of Agriculture , 
CBCA 1697, 10-1 BCA ¶ 34,380, at 169,745. When the Government terminates a contract 
for default because the contractor has failed to make progress, the Government must establish 
that at the time of termination, there was no reasonable likelihood that the contract could be 
performed within the time remaining for performance. Mc Donnell Douglas Corp. v. United 
States , 323 F.3d 1006, 1016 (Fed. Cir. 2003); 
5 Danzig v. AEC Corp ., 224 F.3d 1333, 1336-37 
(Fed. Cir. 2000). 
In this case, respondent waived the original January 19, 2010, completion date and the 
original default. But when reinstating the contract, appellant and respondent mutually agreed 
upon a new completion date of May 15, 2010. DeVito v. United States , 413 F.2d 1147, 1155 
(Ct. Cl. 1969).  They also agreed that dredging would be performed between March 12 and 
May 15. The question, therefore, is whether the Government has met its burden of showing 
that there was no reasonable likelihood of appellant’s timely performance during the 
reinstated period of February 15 through May 15, with particular emphasis on the dredging 
period of March 12 through May 15. In answering this question, we employ a de novo 
standard of review, not the arbitrary and capricious standard that respondent urges. V & W 
Construction & Services Co ., ASBCA 2003-147-1, 04-2 BCA ¶ 32,692; Chambers-
Thompson Moving & Storage , ASBCA 43260, 93-3 BCA ¶ 26,033. The case relied upon by 
respondent for the contrary proposition, Consolidated Industries, Inc. v. United States , 195 
F.3d 1341, 1343-44 (Fed. Cir. 1999), has been called into question by subsequent cases. See 
McDonnell Douglas Corp. , 323 F.3d at 1018 n.3. 
Here, the Government has met its burden. Appellant’s performance was plagued with 
faulty equipment and an undermanned work force throughout the period of performance, 
starting with the issuance of the notice to proceed on June 15, 2009. Appellant’s 
subcontractor’s inability to mobilize on-site resulted in appellant threatening to terminate its 
subcontractor and eventually following through on that threat. These problems remained 
during the reinstated period of performance from February 15 through May 15, 2010. Instead 
5 A subsequent and related Federal Circuit decision, McDonnell Douglas Corp. v. 
United States , 567 F.3d 1340 (Fed. Cir. 2009), was reversed and remanded on other grounds 
by the United States Supreme Court. General Dynamics Corporation v. United States , 131 
S. Ct. 1900 (2011). 

 
               
                
              
           
            
              
          
 
                  
     
                  
            
              
            
             
                
            
              
            
         
           
              
         
               
               
            
          
       
             
                 
            
             
                
             
              
               
14 CBCA 2136 
of equipment being on-site and ready to dredge on March 12, as contemplated in the revised, 
agreed-upon schedule, the dredge was not near the site until March 18 and dredging did not 
begin until April 7, a delay of twenty-six days in the sixty-five-day dredging schedule. 
Appellant’s subcontractor was unable to dredge the allowable twelve-hour days because the 
subcontractor’s equipment was plagued with breakdowns, just as it was during the initial 
period of performance. The discharge pipe leaked, which, under the terms of the contract, 
required stopping the work. In addition, the subcontractor’s marsh buggy was repossessed 
during the performance period by the rental company and appellant lacked the experienced 
workers to fully staff the job so as to enable it to complete performance in a timely manner. 
Appellant’s excuse for its inability to complete the contract is that the water was too 
high to enable appellant to dredge. This was not the case. As indicated in our findings of 
fact, during the sixty-five day period of renewed performance, there were forty-seven days 
when measured water in the marsh creation area was low enough to proceed with the 
dredging. Appellant’s subcontractor represented that this task could be completed in twelve 
days, and the completion contractor actually performed it in thirty-seven days. The sporadic 
instances of high water above +2 feet in the marsh creation area was not a cause of 
appellant’s lack of performance and thus does not excuse appellant’s default. 
We also reject appellant’s argument that the default is excused because the lack of full 
containment made the contract impossible to perform. Appellant bears the burden of 
showing commercial impossibility. Seaboard Lumber Co. v. United States , 308 F.3d 1283 
(Fed. Cir. 2002); Massachusetts Bay Transportation Authority v. United States , 254 F.3d 
1367, 1373-74 (Fed. Cir. 2001). The defense requires appellant to show that: (1) a 
supervening event made performance impracticable or impossible; (2) the non-occurrence 
of the event was a basic assumption upon which the contract was made; (3) the occurrence 
of the event was not appellant’s fault; and (4) appellant did not assume the risk of 
occurrence. Seaboard , 308 F.3d at 1294-95; MMI Capital, LLC v. General Services 
Administration , GSBCA 16739, 2006 WL 2170507 (Aug. 2, 2006); Restatement (Second) 
of Contracts § 266(1). 
The doctrine of impossibility is based upon an objective, not a subjective standard. 
MMI Capital , 2006 WL 2170507, at *6. Thus, it is not enough to show that performance was 
impracticable for the individual contractor; it must be shown that performance would have 
been impossible for any similarly situated contractor. Jennie-O Foods, Inc. v. United States , 
580 F.2d 400, 410 (Ct. Cl. 1978). The ability of other contractors to perform disputed work 
is persuasive evidence that the contract was not impossible to perform. Id. 
The lack of containment dikes along part of the southern realm of the marsh creation 
area was shown on the solicitation drawings that were made part of the contract. Appellant 

 
              
              
          
           
           
            
              
           
            
             
            
      
            
            
              
              
           
              
    
            
     
____________________________ 
  
 
 
    
  
15 CBCA 2136 
should thus have been fully aware that it was required to perform under those conditions, 
employing those means and methods that would enable it to successfully complete the work. 
In some cases, courts have found impossibility arising from defective design 
specifications when the immutable laws of physics and chemistry prevented the satisfactory 
performance expected from the specifications, Ordance Research, Inc. v. United States , 609 
F.2d 462, 479 (Ct. Cl. 1979) (explosion of magnesium igniters produced as specified); 
Maxwell Dynamometer v. United States , 386 F.2d 855, 872 (Ct. Cl. 1967) (roller of specified 
dimension could not meet horsepower, time, and speed performance requirements), or when 
the condition would have an adverse affect on any contractor attempting performance, not 
just the particular contractor. International Electronics Corp. v. United States , 646 F.2d 496, 
510-12 (Ct. Cl. 1981) (labor strike excused default given shortage of calibration technicians 
in Far East necessary to perform contract). 
In this instance, the record does not show impossibility of performance because of 
defective specifications. Appellant’s expert opinion as to impossibility was based on an 
erroneous reading of an contract drawing note that was ambiguous at best, or erroneous at 
worst, and upon erroneous assumptions as to the tidal cycle. Appellant’s opinion as to 
impossibility was successfully rebutted by the rebuttal testimony of the Government’s expert 
and, more importantly, by the reality of the successful completion of the project by the 
completion contractor. 
Decision 
For the reasons stated above, the Board sustains respondent’s termination for default. 
The appeal is DENIED . 
ANTHONY S. BORWICK 
Board Judge 
We concur: 
__________________________ _____________________________ 
STEPHEN M. DANIELS JEROME M. DRUMMOND 
Board Judge Board Judge