CBCA 6682 DISMISSED; CBCA 6765 AND 6767 DENIED: March 31, 2021
CBCA 6682, 6765, 6767
PRIME TECH CONSTRUCTION LLC,
Appellant,
v.
DEPARTMENT OF ENERGY,
Respondent.
Chizoma B. Onyems, President of Prime Tech Construction LLC, Auburn, CA,
appearing for Appellant.
Thomas M. Cordova, Office of the General Counsel, Department of Energy,
Lakewood, CO, counsel for Respondent.
Before Board Judges ZISCHKAU, SULLIVAN, and CHADWICK.
CHADWICK, Board Judge.
These consolidated appeals are before the Board for a decision on the written record
under Board Rule 19 (48 CFR 6101.19 (2019)).  In CBCA 6682, Prime Tech Construction
LLC (Prime Tech) prematurely appealed from an alleged deemed denial of a certified claim
under a construction contract.  In CBCA 6765, Prime Tech timely appealed from a denial of
the same claim.  In CBCA 6767, Prime Tech timely challenged the termination of the
contract for default.  We dismiss CBCA 6682 and deny the other two appeals.


CBCA 6682, 6765, 6767 2
Facts
We find the following facts based on documents in the record.  We disregard
allegations unsupported by evidence.  The Western Area Power Authority (WAPA), a
component of the respondent, Department of Energy (DOE), awarded fixed-price contract
895032-19C-WA000018 to Prime Tech in September 2019.  The project was to construct a
drainage system at an electricity substation in Hayden, Colorado.  The performance period
was 120 days.  The price was $245,000, to be paid in progress payments.  
The contract included, among other standard clauses, Default (Fixed Price
Construction) (Apr. 1984), 48 CFR 52.249-10.1  It also included Superintendence by the
Contractor (Apr. 1984), 48 CFR 52.236-6, which required Prime Tech to “have on the work
a competent superintendent who is satisfactory to the Contracting Officer.” 
WAPA issued the notice to proceed on September 20, 2019, making the completion
date January 18, 2020.  Prime Tech did not complete the project.  We have no evidence, in
fact, that Prime Tech mobilized to start the work.2  In September and October 2019, Prime
Tech submitted for WAPA’s approval under the contract a series of eight proposed project
superintendents.  WAPA approved three of the eight submittals, but each time WAPA
accepted someone, Prime Tech advised WAPA that the person was no longer available.  
In November 2019, Prime Tech submitted its first claim under the contract to the
WAPA contracting officer, seeking $138,455.49.  The claim included no narrative and
consisted of an invoice to WAPA, with supporting documents, for “Certified Payroll,”
“Equipment Rental,” “Geotextile Membrane,” and “Fence Screen.”  After being advised by
the contracting officer that the claim lacked a certification, Prime Tech resubmitted the
invoice in the same amount with a certification in December 2019.  This certified claim also
included no narrative, but in the transmittal email, Prime Tech’s president wrote in part,
“I was not responsible for not doing your work for 120 days I had been in Hayden.  Your
[contracting officer’s representative] is responsible and you know it.”  
1 The Default clause stated in part that “the Government may, by written notice,”
terminate the contract if the contractor “fails to complete the work” within “the time
specified in this contract.”  48 CFR 52.249-10(a). 
2 DOE asserts that sometime in late 2019, Prime Tech left project-related items
unprotected “in a field” near the substation without coordinating with WAPA.  Prime Tech
seems to acknowledge that something like this happened, but since the only “evidence” we
have on the matter consists of unauthenticated, undated photographs of some dark things
covered in snow (Appeal File, Exhibit 27), we cannot make a relevant factual finding. 

CBCA 6682, 6765, 6767 3
Less than two weeks after it submitted the certified claim, Prime Tech filed an appeal
with the Board (CBCA 6682), stating that the claim had been “denied” (apparently
calculating the deadline for a decision from the date of the uncertified claim) and was for
$175,705.49.  In its notice of appeal, Prime Tech referred to the contract as “suspended” and
alleged that Prime Tech had been “locked out.”  One day after it filed CBCA 6682, Prime
Tech advised the Board that Prime Tech would seek $150,000 in that appeal.
The contracting officer denied the December 2019 certified claim in January 2020,
stating that “work on the project was never commenced and progress was never made. . . . 
At no time were any Prime Tech employees, equipment, or materials permitted on site due
to the company’s failure to meet the prerequisite requirements of the contract.”  Prime Tech
timely appealed the denial in March 2020 (CBCA 6765), describing the project as “failed
construction” in its notice of appeal.
In the meantime, on January 17, 2020, the contracting officer advised Prime Tech that
WAPA was considering terminating the contract for default as “Prime Tech has made no
measurable progress to date.”  The contracting officer gave Prime Tech ten days to respond. 
Prime Tech sent a sixteen-page response in two days.  The response began with a statement
that “I have stated herein exactly what I stated to [the presiding CBCA judge] that constituted
failure to continue performing in the contract.  I will not state any other issues that was not
stated as failure to perform that will negatively impact pending Claims that is being
adjudicated.”  Without citing evidence or examples, the response went on to allege as “causes
of delay,” among other things, that WAPA’s project engineer and contracting officer “were
not getting along,” that a “defective” design required Prime Tech to perform unspecified
“redesign work,” that the contracting officer should have issued a “stop-work order,” and,
ultimately, that Prime Tech “has proved beyond reasonable doubt Respondent improperly
locke[d] Prime Tech out of the facility with the intention to put him out of business [and]
caused irreparable harm to his business.  The motive of being locked out is because an
Amputee . . . was present on site . . . not because of any lack of experience.”  The response
did not quantify days of delay or explain why any delay should be excused in the absence of
mobilization or an approved superintendent.  Prime Tech ended its response by offering two
“options,” either a termination for convenience or allowing Prime Tech to perform with its
president as the superintendent, with “[d]ate of New Mobilization [to] be agreed.”
On March 11, 2020, fifty-two days after the contractual completion date, the
contracting officer terminated the contract for default, calling Prime Tech’s response to the
January 17 notice “insufficient.”  Prime Tech timely appealed the termination (CBCA 6767). 
We granted unopposed motions to consolidate the three appeals.  As Prime Tech is not
represented by an attorney, we did not require Prime Tech to file complaints or DOE to file
answers.  The parties submitted the case under Rule 19 in August and September 2020.

CBCA 6682, 6765, 6767 4
Discussion
First, because CBCA 6682 and CBCA 6765 involve the same claim submission, and
because Prime Tech filed CBCA 6682 prematurely as an appeal from a purported deemed
denial, see 41 U.S.C. § 7103(f) (2018); Rule 2(d)(2) (a contractor may appeal “when a
contracting officer has not issued a decision on a claim within the time allowed”), we dismiss
CBCA 6682.  This causes Prime Tech no harm or disadvantage. 
In its Rule 19 brief on the merits, Prime Tech lists twelve “Questions Presented.” 
None of the questions has anything to do with Prime Tech’s entitlement to recover on its
certified monetary claim, or with the propriety of the termination for default.3  In its
December 2019 certified claim, Prime Tech sought costs associated with preparing to
perform.  That is the only claim that we may decide within the scope of CBCA 6765. 
See Scott Timber Co. v. United States, 333 F.3d 1358, 1365 (Fed. Cir. 2003).  Under this type
of contract, however, Prime Tech was entitled only to fixed progress payments unless WAPA
changed the work and caused Prime Tech to incur increased costs.  E.g., ITS Group Corp
v. Department of Agriculture, CBCA 6621, et al. (Jan. 7, 2021); G&R Service Co.
v. Department of Agriculture, CBCA 121 (Mar. 14, 2007).  Prime Tech cites no evidence that
any actions by WAPA caused Prime Tech to incur increased costs for payroll, equipment
rental, or materials that Prime Tech would not otherwise have incurred as its costs of
performing the contract.  Nor would we have any basis to find Prime Tech entitled to
progress payments, had they been claimed.  A “firm, fixed-price contract obligate[s]” the
contractor “to perform and receive only the fixed price.”  Pernix Serka Joint Venture
v. Department of State, CBCA 5683, 20-1 BCA ¶ 37,589.  Prime Tech cites no evidence that
it made any progress on the contract.  Instead, we understand most of Prime Tech’s
arguments to be explanations of why it could not perform. 
We turn to the termination for default.  We will sustain such an action by the
contracting officer if the agency proves that the contractor did not perform in the time
allowed and the contractor does not prove that its failure to perform was excused.  See DCX,
Inc. v. Perry, 79 F.3d 132, 134 (Fed. Cir. 1996); Ucensys Research Corp. v. Nuclear
Regulatory Commission, CBCA 4241, 19-1 BCA ¶ 37,402; see also Kelso v. Kirk Bros.
Mechanical Contractors, Inc., 16 F.3d 1173, 1175 (Fed. Cir.1994) (“This court sustains a
default termination if justified by circumstances at the time of termination[.]”).
3 Prime Tech filed five other documents, without leave of the Board, but also
without objection by DOE, purporting to supplement, clarify, or correct its Rule 19 brief. 
Assuming those additional filings are properly before us, we do not find relevant information
or arguments in them, either.

CBCA 6682, 6765, 6767 5
Prime Tech did not complete the project by the completion date under the contract,
January 18, 2020.  Therefore, we shift the burden to Prime Tech and ask whether it can
demonstrate that “[t]he delay in completing the work ar[ose] from unforeseeable causes
beyond the control and without the fault or negligence of the Contractor.”  48 CFR
52.249-10(b)(1); see 1-A Construction & Fire v. Department of Agriculture, CBCA 2693,
15-1 BCA ¶ 35,913.  We agree with DOE that Prime Tech’s arguments assigning blame to
WAPA for Prime Tech’s failure to complete the project on time amount to “accusations . . .
unsupported by any credible evidence.”  We discern in Prime Tech’s submissions a
suggestion that WAPA contributed to Prime Tech’s inability to hire a superintendent
satisfactory to WAPA, but Prime Tech cites no evidence upon the basis of which we could
decide that factual matter.  Prime Tech argues in its principal brief that WAPA “impeded [it]
from performing when it locked us out from continuing the contract without giv[ing] us the
reasons, instead had us waiting outside the fence for months in winter; looking at ourselves
wondering what we did wrong [and] should have corrected.  Agency abrogated contract,
inflicted heavy losses on us.”  As best we can tell, this refers to WAPA’s refusal to allow
Prime Tech to start the work without an approved superintendent.  With no supporting
evidence, however, we cannot find that Prime Tech’s inability to mobilize arose from
unforeseeable causes or was not Prime Tech’s fault.  Prime Tech could not have completed
the project without mobilizing.  Because Prime Tech does not prove that its failure to
perform under the contract was excused, we deny its appeal of the default termination. 
Decision
We DISMISS CBCA 6682 and DENY CBCA 6765 and CBCA 6767.
     Kyle Chadwick              
KYLE CHADWICK
Board Judge

CBCA 6682, 6765, 6767 6
We concur:
    Jonathan D. Zischkau        Marian E. Sullivan       
JONATHAN D.  ZISCHKAU MARIAN E. SULLIVAN
Board Judge Board Judge
CHADWICK, Board Judge, writing separately.
We resolve the case without reaching what I alone consider a potential jurisdictional
issue.  We do so in part because the issue was not briefed.  See, e.g., Avue Technologies
Corp. v. Department of Health & Human Services, CBCA 6360, et al., 20-1 BCA ¶ 37,503
(noting that we may avoid “difficult” questions of statutory jurisdiction that do not affect the
outcome).  In my view, however, we lack jurisdiction to consider Prime Tech’s arguments
for a performance period longer than 120 days, because Prime Tech did not present a valid
claim for an “adjustment . . . of contract terms” in the form of a time extension for excusable
delay.  48 CFR 2.101 (2019) (definition of “claim”).  I essentially agree with ECC Centcom
Constructors, LLC, ASBCA 60647, 18-1 BCA ¶ 37,133 (applying M. Maropakis Carpentry,
Inc. v. United States, 609 F.3d 1323 (Fed. Cir. 2010)), aff’d mem., 779 Fed. App’x 750 (Fed.
Cir. 2019); see also DCX-CHOL Enterprises, Inc., ASBCA 61636, 19-1 BCA ¶ 37,394
(same jurisdictional ruling as ECC Centcom in an appeal from a default termination);
Postscript VI: Defense to a Government Claim Is a Contractor Claim, 34 Nash & Cibinic
Rep. ¶ 7 (2020) (opining that although “[i]t is time for the Federal Circuit to recognize its
mistake and overrule Maropakis,” DCX-CHOL Enterprises reflects “a straightforward
application of the Maropakis rule. . . . Why the contractor’s attorney did not know of the
Maropakis rule is a complete mystery.”).  To the extent that we have analyzed default
terminations without deciding this issue, we are “not bound by a prior exercise of jurisdiction
in a case where it was not questioned and it was passed sub silentio.”  United States v. L.A.
Tucker Truck Lines, Inc., 344 U.S. 33, 38 (1952), quoted in Suprema Inc. v. International
Trade Commission, 742 F.3d 1350, 1362 (Fed. Cir. 2013).
     Kyle Chadwick              
KYLE CHADWICK
Board Judge