THIS OPINION WAS INITIALLY ISSUED UNDER PROTECTIVE ORDER AND
IS BEING PUBLICLY RELEASED IN ITS ENTIRETY ON SEPTEMBER 10, 2024
DENIED:  September 6, 2024
CBCA 7712
FRAMACO INTERNATIONAL INC.,
Appellant,
v.
DEPARTMENT OF STATE,
Respondent.
Douglas L. Patin and Erik M. Coon of Bradley Arant Boult Cummings LLP,
Washington, DC; and Sam Z. Gdanski and Abraham S. Gdanski of Gdanski Law PC,
Teaneck, NJ, counsel for Appellant.
Thomas D. Dinackus, Matthew S. Tilghman, and Alexandra N. Wilson, Office of the
Legal Adviser, Buildings and Acquisitions, Department of State, Washington, DC, counsel
for Respondent.
Before Board Judges BEARDSLEY (Chair), RUSSELL, and O’ROURKE.
RUSSELL, Board Judge.
Appellant, Framaco International Inc. (Framaco), has filed 131 cases with the Board
(certain of which are consolidated) based on its contract with respondent, Department of
State (State or agency), Bureau of Overseas Building Operations, to construct an embassy
compound in Port Moresby, Papua New Guinea.


CBCA 7712 2
This decision is being issued in accordance with the Board’s order on further
proceedings of October 19, 2023 (Order), which largely adopted the parties’ proposal to
resolve approximately 100 of appellant’s non-consolidated appeals brought pursuant to
Board Rule 53 (48 CFR 6101.53 (2023)), along with certain claims in four of its consolidated
appeals that were not based on Government-caused delay.  See Rule 53 (governing
accelerated procedures, which are available at an appellant’s election but limited to appeals
involving amounts in dispute of $100,000 or less); see also Rule 1(a) (“The Board may alter
[its] procedures on its own initiative or on request of a party to promote the just, informal,
expeditious, and inexpensive resolution of a case.”).  The Order states that “[t]he presiding
judge with the two members of the panel . . . will decide the following appeals for which the
parties will submit briefing:  CBCA 7508, 7512, 7513, 7549, 7561, 7572, 7573, 7625, 7695,
7712, 7847, and 7859 (‘Selected Appeals’).”  The Order additionally states, “Decisions
rendered by the panel will be in summary form either in writing or orally, if a hearing is held;
will be final and conclusive; will not be set aside, except for fraud; and will not be
precedential.”
As agreed to by the parties, quantum in the non-consolidated appeals and certain
claims in four of Framaco’s consolidated appeals to which the Order applies will be decided
based on a formula derived from any damage amounts awarded to Framaco in the Selected
Appeals.  In a subsequent joint response filed with the Board on March 19, 2024, the parties
confirmed that the Order applies to the appeals described above.
In this appeal (CBCA 7712), Framaco seeks costs for landscaping work that it
performed but which it alleges was outside the scope of the contract.  For the reasons stated
below, the appeal is denied.
Background
I. The Contract
In September 2015, State awarded Framaco a firm-fixed-price contract, initially
valued at approximately $97 million, to construct the New Embassy Compound (NEC) in
Port Moresby, Papua New Guinea.  Appeal File, Exhibit 1 at DOS-PTMO-00982321.1  The
project was originally designed in 2010 as a “Standard Secure mini-Compound” (SSmC)
with a scope that included a lock-and-leave new office building, a perimeter security wall
and fence, a main compound entry pavilion (MCAP), a service entry/utility building, and a
support annex.  Exhibit 2 at DOS-PTMO-00982414.  Construction of the SSmC facility
1 All exhibits are found in the appeal file, unless otherwise noted.

CBCA 7712 3
began in 2012, but in 2013, after forty percent of the project was completed, a future marine
detachment was planned for Port Moresby and the embassy staffing requirement was
increased.  Id.  State therefore descoped the work under the 2012 contract and closed out that
contract.  The project was redesigned under an expanded NEC, incorporating the completed
portions of the SSmC project as well as surplus equipment and materials, where appropriate. 
Id.  The redesigned project included the perimeter security wall and fence, the MCAP, a new
service compound entry pavilion, a new four-story office building and annex, a marine
service guard residence, a service entry/utility building, an enlarged support annex, and a
new recreation facility.  Id. 
II. Applicable Contract Provisions
The contract’s statement of work provided that “CLIN 0005 - OPTION” was for
“[l]andscaping outside of the perimeter wall along Poreporena Highway” and that, “[s]hould
this CLIN not be elected[,] the alternate plan for this area provided in Attachment J.3.6 shall
be provided.”  Exhibit 2 at DOS-PTMO-00982416.  However, CLIN 0005 contained a typo. 
Attachment J.3.6 is a pricing document that does not mention landscaping.  Exhibit 25.  The
document containing the drawings that set out the alternate plan for CLIN 0005 was
attachment J.3.7.1.  Exhibit 10.  Before award, one potential bidder inquired about this
discrepancy and asked for clarification.  Exhibit 18 at DOS-PTMO-01400508.  State
responded that, if CLIN 0005 was not exercised, “the contractor shall be required to perform
the scope shown in Attachment J-3-7-1 CLIN 003 and 005 Alternate Drawings on Sheets
CMPD LI401A, LI402 and LP402A.”  Id. (emphasis added); see also Exhibit 10 at
DOS-PTMO-01038330 (index identifying CLINs with landscaping requirements, including
0005).  In a separate response to another potential bidder, State again stressed that the
contract required landscaping in the same area affected by CLIN 0005, even if the CLIN was
not exercised.  Exhibit 18 at DOS-PTMO-1400505. 
III. The Parties’ Arguments
Framaco asserts that its interpretation – that the landscaping work it performed was
out of scope – should prevail because the contract did not reference any alternate landscaping
work to be performed if CLIN 0005 were not exercised and instead referenced a pricing
document (attachment J.3.6).  Appellant’s Opening Brief at 6.  Framaco also argues that “the
existing site conditions did not match the drawings” in attachment J.3.7.1, proving that the
attachment was prepared only for CLIN 0005, which was not awarded.  Id. at 5.  For these
reasons, Framaco submitted a claim for $99,999 for landscaping costs in this area.
State argues that its instruction to perform the alternate landscaping plan in attachment
J.3.7.1 was not a constructive change because the contract stated that an alternate landscaping

CBCA 7712 4
plan would be required should State not exercise CLIN 0005.  State maintains that it clarified
pre-award (1) that “J.3.6” was a typographical error and (2) that the alternate plans the
contractor was required to use in the event that CLIN 0005 was not exercised were in
attachment J.3.7.1.  Respondent’s Initial Brief at 1-3.  State also argues that Framaco has not
met its burden of proof in arguing that there was a differing site condition or a constructive
change regarding the site for the landscaping because Framaco (1) did not provide a proper
analysis or evidence for whether a type I or type II differing site condition existed and (2) did
not show an increase in its cost of performance between the contract requirements and its
actual performance.  Id. at 6-7.
Discussion
When the Government clarifies the contract’s requirements before award in response
to offeror inquiries and the contractor does not object, the contractor is determined to have
known, or should have known, about the clarification and is thus bound by it.  See Cresswell
v. United States, 173 F. Supp. 805, 811 (Ct. Cl. 1959) (“If one party to a contract knows the
meaning that the other intended to convey by his words, then he is bound by that meaning. 
The same is true if he had reason to know what the other party intended.”). 
We find that the contract’s requirements are clear.  If State did not elect to exercise
CLIN 0005, which described landscaping work, then Framaco was required to perform the
alternate landscaping plan set out in attachment J.3.7.1.  Although the contract erroneously
cited attachment J.3.6 (a pricing document) instead of J.3.7.1, State repeatedly corrected this
error, pre-award, in response to inquiries from potential offerors.  We find that a reasonable
contractor would have understood State’s clarification that attachment J.3.7.1 was the correct
document and that the contract required landscaping per J.3.7.1 if State did not exercise
CLIN 0005.
As for Framaco’s arguments regarding differing site conditions, Framaco has not
offered an analysis of how a type I or type II differing site condition existed or how any such
condition increased its costs of performing the landscaping.  See, e.g., CI-Pond Solutions JV,
LLC v. Department of Justice, CBCA 7233, 22-1 BCA ¶ 38,077, at 184,913 (explaining the
elements required to prove type I and type II differing site conditions); see also Tucci &
Sons, Inc. v. Department of Transportation, CBCA 4779, 16-1 BCA ¶ 36,258, at 176,886
(“The appropriate measure of damages for a differing site condition is the additional cost
incurred by the contractor as a result of the differing site condition.”).  Indeed, in arguing a
“differing site condition,” Framaco focuses on issues related to scope of work rather than the
physical condition of the site.  Appellant’s Reply Brief at 5-6.

CBCA 7712 5
Decision
For the foregoing reasons, the appeal is DENIED. 
   Beverly M. Russell          
BEVERLY M. RUSSELL
Board Judge
We concur:
    Erica S. Beardsley             Kathleen J. O’Rourke    
ERICA S. BEARDSLEY KATHLEEN J. O’ROURKE
Board Judge Board Judge