DISMISSED IN PART FOR FAILURE TO STATE A CLAIM: April 15, 2020
CBCA 6655
WOODFIELD FINANCIAL CENTER, LLC,
Appellant,
v.
GENERAL SERVICES ADMINISTRATION,
Respondent.
Gregory S. Gann of The Law Offices of Gregory S. Gann P.C., Park Ridge, IL,
counsel for Appellant.
Brett A. Pisciotta, Office of General Counsel, General Services Administration,
Washington, DC, counsel for Respondent.
Before Board Judges BEARDSLEY, GOODMAN, and KULLBERG.
GOODMAN, Board Judge.
Appellant, Woodfield Financial Center, LLC, has appealed a decision by a contracting
officer of respondent, General Services Administration (GSA), denying appellant’s certified
claim arising from appellant’s contract with respondent. With regard to appellant’s claim for
lost rent, respondent has filed a motion to partially dismiss the appeal for failure to state a
claim for which relief may be granted. We grant the motion and dismiss that portion of the
appeal.


CBCA 6655 2
Background
The parties entered into lease no. GS-05P-LIL19262 (the lease) on July 3, 2017, for
the use of office space located in a building (the premises) in Schaumburg, Illinois. Prior to
lease commencement, appellant was to construct and install various tenant improvements.
The lease term, of fifteen years (ten years firm), was scheduled to commence upon
substantial completion and acceptance of the space by the Government. As negotiated by the
parties, the first nine months of rent were abated.
On July 2, 2019, appellant submitted a certified claim to GSA’s lease contracting
officer, seeking additional compensation arising out of the construction of tenant
improvements. It requested payments relating to a heating, ventilation, and air conditioning
(HVAC) pump, Z ducts, carpet, return duct, paging system, and lost rent. Appellant asserted
that the amount of $157,757.17 in lost rent was caused by the Government’s misdirection
during construction of the improvements, which allegedly delayed the expected date for
possession of the premises for five months, from November 2018 until April 2019.
With the exception of an agreement to pay $4120.20, related to a return duct,
appellant’s claim was denied by the contracting officer on October 30, 2019. On
November 13, 2019, appellant appealed the decision to this Board. In its complaint filed on
December 12, 2019, appellant asserted that the lost rent during the five months of delay will
not be recouped by appellant and requested compensation in the amount of the rent.
Discussion
Respondent has filed a motion to dismiss the claim for lost rent for failure to state a
claim for which relief can be granted. In B.L. Harbert International, LLC v. General
Services Administration, CBCA 6300, et al., 19-1 BCA ¶ 37,335, we stated:
The standard to resolve a motion to dismiss for failure to state a claim is well
established. The contractor must point to factual allegations that, if true,
would state a claim to relief that is plausible on its face, when the Board draws
all reasonable inferences in favor of the contractor. The Board decides legal
issues, and may treat any document that is incorporated in or attached to the
complaint as part of the pleadings. Amec Foster Wheeler Environment &
Infrastructure, Inc. v. Department of the Interior, CBCA 5168, [et al.], 19-1
BCA ¶ 37,272.
In its motion, respondent denies that appellant’s completion of tenant improvements
was delayed by the Government. However, even taking appellant’s factual allegations of

CBCA 6655 3
delay as true, respondent contends that appellant’s claim for lost rent seeks damages which
are not recoverable under well-established case law. Case law supports respondent’s
contention.
In Altmayer v. General Services Administration, GSBCA 12639, 95-1 BCA ¶ 27,515,
aff’d in relevant part, Altmayer v. Johnson, 79 F.3d 1129, 1132 n.* (Fed. Cir. 1996), one of
our predecessor boards addressed circumstances substantially similar to those in the instant
appeal. A lessor of office space asserted claims arising out of renovation delays caused by
the Government. The lessor sought damages for rent not received for the period between the
anticipated completion date and the actual completion date. The Board held:
[W]hen Government delay occasions later-than-anticipated commencement of
rental payments, compensation may be made only for increases in costs of
performance; loss of rental income, although an economic detriment, is not a
cost of performance and therefore is not compensable for the delay. Coley
Properties Corp. v. United States, 593 F.2d 380, 385 (Ct. Cl. 1979); see also
S.S. Silberblatt, Inc. v. United States , 3 Cl. Ct. 644, 647 (1983); Savoy
Construction Co. v. United States , 2 Cl. Ct. 338, 342 (1983); Southwest
Marine, Inc., ASBCA 39472, 93-2 BCA ¶ 127,763.
Id. Similarly, in 6000 Metro LLC v. General Services Administration, GSBCA 15725, et al.,
04-1 BCA ¶ 32,510, a lessor who suffered Government-caused delays in performing
improvements to leased premises was entitled to recover its increased performance costs.
However, the Board, citing Altmayer, held that lost rent was not recoverable.
This Board, in JDL Castle Corp. v. General Services Administration , CBCA 4717,
et al., 16-1 BCA ¶ 36,249, relied upon the case law cited above and held that a lessor
claiming Government-caused delays to the design and construction process was entitled to
increased costs as a result of the delays, but not to loss of rental income:
Compensable costs of performance are any unanticipated, extra out-of-pocket
expenses that a contractor would not have incurred but for the Government’s
delay. See Coley Properties Corp. v. United States, 593 F.2d 380, 385-86 (Ct.
Cl. 1979). Such expenses may include increases in interest on existing loans,
or loans procured to cover the expenses caused by the delay. See S.S.
Silberblatt, 3 Cl. Ct. at 646-47. “However, a claim for loss of rental income
is far different than a claim for additional interest costs . . . . It has been held
that loss of rental income . . . is not an additional cost of performance of the
contract.”Id. at 647 (citing Coley Properties, 593 F.2d at 385-86).

CBCA 6655 4
. . . .
Because JDL has not provided any evidence of additional incurred cost and
sought damages in the form of delayed rental payments, GSA is entitled to
judgment as a matter of law.
Respondent asserts that the lease at issue includes a changes clause which authorizes
an equitable adjustment if the lease contracting officer makes a change that “causes an
increase or decrease in Lessor’s costs or time required for performance.” However, as the
case law has held, the alleged economic detriment resulting from lost rental payments as the
result of the rental period commencing later than anticipated is not an increase of appellant’s
cost of performance of the contract.
In response to the motion to dismiss, appellant does not dispute the facts as stated or
the holdings in the case law that conclude that lost rent is not compensable. Rather, it states:
[Appellant] acknowledges both the recitation and explanation by GSA of the
case law concerning lost rent as recoverable damages. It is [appellant]’s
position that the current state of case law on this issue is simply too harsh and
non-reflective of the tremendous financial stress in the instant case . . . . The
current state of case law on lost rents is inequitable: it does not reflect the
modern day realities of in particular, smaller business owners/landlords who
are financially stressed to take on unexpected costs at the actions of the GSA,
of which the business owner/landlord has no control.
Appellant asserts further that, as a small business, it is not able to handle the financial
fluctuations caused by delays attributable to respondent, it could not control respondent’s
unilateral decision when to accept possession of the premises, and the five-month delay in
taking possession resulted in real economic damage. Appellant states:
For example, [appellant] paid real estate taxes, insurance premiums, operating
costs, building maintenance costs, snow removal, janitorial expenses and
utilities for the five months it had anticipated that the GSA would be in
possession of the Premises and ultimately paying rent. The anticipated rent
would have covered all the aforementioned expenses [appellant] was forced
to pay up front. . . . The law is clear that if the Government caused the delay,
it is liable for resulting damages. Altmayer v. General Services
Administration.

CBCA 6655 5
Pursuant to the case law, it is clear that, as a matter of law, the lost rental income
alleged by appellant, as the result of delays in commencement of the lease period, is not
recoverable as a cost of increased performance. The lease period was not shortened by the
delay in commencement, and the total rent to be paid under the lease was not diminished.
While appellant alleges its ongoing costs during the delay would have been paid by the rent
had rent commenced as expected, this does not entitle appellant to receive compensation for
its alleged lost rental costs.
Decision
Respondent’s motion to dismiss the claim for lost rental costs is granted. The appeal
is DISMISSED IN PART FOR FAILURE TO STATE A CLAIM.
Allan H. Goodman
ALLAN H. GOODMAN
Board Judge
We concur:
Erica S. Beardsley H. Chuck Kullberg
ERICA S. BEARDSLEY H. CHUCK KULLBERG
Board Judge Board Judge