MOTIONS FOR SUMMARY RELIEF DENIED:  March 5, 2012 
CBCA 2579
U.S.I.A. UNDERWATER EQUIPMENT SALES CORPORATION,
Appellant,
v.
DEPARTMENT OF HOMELAND SECURITY,
Respondent.
Joseph G. Billings of Miles & Stockbridge, P.C., Baltimore, MD, counsel for
Appellant.
Wilbert Jones, United States Coast Guard, Department of Homeland Security,
Washington, DC, counsel for Respondent.
SOMERS, Board Judge.
On September 25, 2010, the United States Coast Guard, Department of Homeland
Security (the USCG, Coast Guard, or Government) issued a delivery order for 777 dry suits
under U.S.I.A. Underwater Equipment Sales Corporation’s (U.S.I.A.’s) General Services
Administration (GSA) Federal Supply Schedule (FSS) contract GS-07F-0209K.  The Coast
Guard ultimately terminated the delivery order for default.  The contracting officer issued a
final decision addressing the termination for default and potential government assessment
of reprocurement costs.  U.S.I.A. appealed. 
Pursuant to Board order, the Coast Guard filed its complaint, asserting that it
terminated U.S.I.A. for its failure to comply with the terms of the delivery order.  U.S.I.A.


CBCA 2579 2
has moved to dismiss the complaint, or, alternatively, for summary relief.1  Asserting various
defenses, U.S.I.A. posits that it should not have been terminated for default.  In its cross
motion for summary relief, the Coast Guard asserts that, as a matter of law, none of these
defenses justify U.S.I.A.’s failure to deliver dry suits that did not leak. 
It is well established that summary relief will not be granted if the moving party fails
to establish the absence of any genuine issue of material fact.  Celotex Corp. v. Catrett,
477 U.S. 317 (1986); Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 247 (1986).  The fact
that both parties have moved for summary relief does not mean that the Board must grant
relief in favor of either party; if there are any issues of material fact, then summary relief is
not proper for either one of the parties.  Mingus Constructors, Inc. v. United States,
812 F.2d 1387 (Fed. Cir. 1987); 6th and E Associates v. General Services Administration,
CBCA 1802, 10-2 BCA ¶ 34,596.  At this stage in the process, our function is not to weigh
the evidence and determine the truth of the matter, but rather, to determine whether there is
a genuine issue for trial.  
While both parties are of the opinion that this dispute is ultimately one of contract
interpretation, a review of the submissions by both parties indicates that it is not.  The
submissions indicate considerable disagreement regarding the circumstances leading up to
the ultimate termination for default.  We find that these unresolved factual issues are material
to the ultimate issue of whether the Government had adequate justification to terminate the
contract for default.  Accordingly, we deny the motions for the reasons explained in more
detail below. 
Background
On September 25, 2010, following solicitation and receipt of quotes, the Government
placed an order against U.S.I.A.’s GSA FSS contract for 777 dry suits, valued at $497,528. 
The size of the order exceeded the maximum order on U.S.I.A.’s schedule contract, which
was  $50,000.  Nonetheless, U.S.I.A. accepted the order.  Pursuant to the delivery order,
U.S.I.A. shipped a partial order of 100 suits to the USCG Training Center in Yorktown,
Virginia, on November 10, 2010.  
1 This opinion focuses on appellant’s alternative motion for summary relief
rather than appellant’s motion to dismiss for failure to state a claim.  We note that although
we may not address each and every point presented by the parties in their cross-motions, we
have considered all of the arguments in reaching this decision.  

CBCA 2579 3
The specifications in the solicitation consisted of a single page and required, among
other things, that the dry suit neck and wrist seals be neoprene, and that they have a
circumference that is “Velcro adjustable” to accommodate the various sizes of students. 
Upon inspection of the suits, the Coast Guard determined that the neck and wrist seals of the
suits did not comply with the specifications because each had to be cut to fit an  individual
user.  The Coast Guard issued a cure notice on November 19, 2010, notifying U.S.I.A. that
the suits had failed inspection because they did not comply with the specifications.  
The parties discussed the problem and agreed that an upgrade of the suits through the
use of different material for the neck and wrist seals would reduce the need for trimming and
likely improve water tightness.  On December 12, 2010, the parties executed a bilateral
modification to the delivery order.  The modification states that “[t]he purpose of this
modification is to change the delivery date, change the specification, and add a first article
requirement.”  The modification detailed the changes to the specifications, increased the
price, and extended the delivery date to 150 days after award.  The modification did not
provide any details about what was intended by the “first article requirement.”
  
On December 29, 2010, U.S.I.A. shipped 120 new dry suits with the newly
configured  neck and wrist seals to the Yorktown Training Center.  The Government tested
three of the suits and determined that the suits leaked.  As a result of more testing conducted
on January 18, 2011, the Government determined that 66 of the 120 suits leaked.  
Meanwhile, on January 19, 2011, U.S.I.A. sent 100 additional dry suits to USCG,
with an invoice for $59,900.  The contracting officer contacted U.S.I.A. by e-mail on
January 27, 2011, advising that USCG had received the second shipment of 100 suits.  He
also noted that the Government observed a failure rate of 32.5% of the suits provided in the
first shipment.  The contracting officer advised U.S.I.A. that the Government would not
accept any more shipments until the issue could be resolved.  U.S.I.A. immediately
questioned whether the tests had been properly conducted and requested a meeting to discuss
the problem.  The Government did not meet with the contractor at that time.  
On February 1, 2011, the contracting officer issued a cure notice, advising U.S.I.A.
that the Government considered U.S.I.A.’s failure to supply acceptable dry suits to be a
condition endangering performance of the delivery order.  The contracting officer warned
U.S.I.A. that USCG would terminate the order for cause under the terms and conditions of
Federal Acquisition Regulation (FAR) 52.212-4(m) unless the condition was cured within
fifteen days after receipt of the notice.  U.S.I.A. immediately contacted the Government,
stating that U.S.I.A. is “still waiting for a response on the conference call.  We are extremely
concerned with the problems and really would like to know what the issues are.”  

CBCA 2579 4
On February 2, 2011, the Government responded that “[t]he results of the tests were
attached to the cure notice.  We can discuss this matter, but you’re still obligated to cure this
[within] the time frame of the notice.”  U.S.I.A. responded, telling the Government that
U.S.I.A. had “issued a call tag to have the suits picked up at the delivery site.  We will
examine the suits to see what exactly is the problem.”  When U.S.I.A. had not received the
suits back, on February 11, 2011, U.S.I.A. stated that “[u]nfortunately we have yet to receive
the suits back from Yorktown to test them.  Which is an issue seeing as how we are required
to send back the cure notice within the 15 days.”  U.S.I.A. finally received the suits on
February 14, 2011.  
In the meantime, U.S.I.A. took some actions in a further attempt to eliminate any
leakage problems.  It proposed sending five more suits to the Coast Guard for additional
testing before sending the bulk of the order, and requested to “have a U.S.I.A. representative
come out to Yorktown and assist and observe the testing of these suits after they have been
received by the US Coast Guard.  We feel this is extremely important to make sure that
everyone is comfortable and confident in our suits.”  It also offered to pay for the Coast
Guard’s technical representative to come to its manufacturing facilities to observe U.S.I.A.’s
manufacturing and testing procedures.  
 Over the course of the next few months, U.S.I.A. repeatedly requested that the
Government return the 100 suits that had been sent to the Coast Guard on January 19, 2011. 
During one e-mail exchange on March 31, 2011, U.S.I.A. stated that it had 700 “nearly
completed” suits on its production floor, had spent “a tremendous amount of money” on the
order, was experiencing “severe financial strain,” and USCG had neither returned the 100
suits for evaluation nor paid the $59,900 invoice for the 100 suits.  U.S.I.A. complained that
it had not heard from the Coast Guard in nearly two months.  According to U.S.I.A., the
Government did not respond to its inquiries.
On May 26, 2011, the Coast Guard notified U.S.I.A. that it had made arrangements
for the Navy to test the suits.  The Coast Guard requested that U.S.I.A. send twenty-five dry
suits to the Navy for testing.  The parties sent e-mail messages back and forth.  Ultimately,
U.S.I.A. agreed to send suits to the Navy facility.  (U.S.I.A. disputes that it agreed to this
testing.)
The Navy tested twenty suits on July 25, 2011.  The Navy reported that all of the suits
had failed.  On September 22, 2011, the Navy returned seventeen of the twenty-five suits
that had been sent for testing.  All of the suits were in the original packaging.  

CBCA 2579 5
The Coast Guard issued a show cause notice to U.S.I.A., dated September 1, 2011,
together with a copy of the Navy’s report.  The notice gave U.S.I.A. ten days to show cause
as to why its contract should not be terminated.  
On September 7, 2011, U.S.I.A. responded, pointing out that the value of the order
exceeded the maximum order limitation under U.S.I.A.’s GSA schedule contract and
indicating that U.S.I.A. had decided to decline the task order.  U.S.I.A. noted that the Coast
Guard had failed to pay for any of the 100 suits delivered on January 27, 2011.  In a separate
letter, U.S.I.A. stated that it no longer wished to work with the Coast Guard on the order,
stating: 
The inability of the United States Coast Guard to cooperate and communicate
with U.S.I.A. in opening a meaningful dialog, not returning phone calls, not
answering e-mails, not involving us in the process in a timely manner has led
us to this point.  [U.S.I.A.’s representative is] happy to discuss this matter with
any authorized Coast Guard representative at any time.  
By letter dated September 16, 2011, the Coast Guard terminated the order for cause. 
The termination letter stated: 
Consistently between November 2010 and July 2011, U.S.I.A. supplied faulty
products that did not meet the requirement set forth in the task order.  As
detailed in the testing results (Attachments A, B, and D), the suits repeatedly
failed testing and inspection procedures with such problems as leakage from
the seams and tearing of the seals.  These products are not compliant with the
task order and suitable for use by USCG personnel.  
The termination letter states that the Coast Guard “intends to seek damages in the amount
of reprocurement costs.”  
The Coast Guard ordered 149 suits on January 28, 2011, and 333 more suits on
April 20, 2011, from Kokatat, Inc. (Kokatat).  These orders preceded the termination for
default.  In addition, the Coast Guard ordered 660 suits from Mustang, Inc. (Mustang) on
September 26, 2011, ten days after the termination. 
According to the Coast Guard, of the 482 suits purchased from Kokatat, 423 were
purchased as replacement suits at a cost of $380,172.10 to cover suits under the U.S.I.A.
order.  Of the 660 suits purchased from Mustang, 354 were purchased as replacement suits
at a cost of $247,584 to cover suits under the order.  In sum, the Coast Guard purchased 777
suits at a total cost of $627,756.10 to replace the suits originally ordered from U.S.I.A. 

CBCA 2579 6
In its prayer for relief, the Coast Guard requested payment of reprocurement costs of
no less than $627,756.10.  U.S.I.A. asserts that this amount does not include any credit for
the contract price of $497,528, which “would result in U.S.I.A. paying for the procurement
of the 777 dry suits and the USCG paying nothing.”  
Discussion
The parties have very different views of the matters at issue.  The Coast Guard asserts
that it tested the dry suits several times and concluded that the suits did not meet contract
specifications because they leaked.  As a result, the Coast Guard believes that it was entitled
to terminate the contract for cause and to be reimbursed for any excess reprocurement costs. 
By contrast, U.S.I.A. maintains that the task order did not provide for testing the dry
suits, and, even if  testing was required, neither the Coast Guard nor the Navy properly tested
the suits.  Presumably, U.S.I.A. believes that had proper procedures been used to test the
suits, the results would confirm that the suits did not leak and that the Coast Guard should
not have terminated the contract on that basis.  U.S.I.A. also maintains that, by ordering suits
from other manufacturers, the Coast Guard breached the order because, at the time it placed
the orders, U.S.I.A. had not defaulted on the contract.  
On the issue of whether the delivery order provides for testing, the answer is not
clear.  As U.S.I.A. says, the request for quotations, with its single page of specifications, did
not provide for testing.  However, the delivery order does provide for inspection and testing
of the suits.  Section E of the delivery order, entitled Inspection and Acceptance, specifically
provides that the “supplies will be inspected and accepted at destination.”  Paragraph E2
details the inspection, testing, and acceptance requirements to be to be fulfilled. 
However, the parties modified this delivery order.  The addition of the requirement
of “first article testing” appears, on its face, to require some type of testing.  Nevertheless,
the record does not contain sufficient information to enable us to determine what the parties
intended by this modification.  This presents a genuine issue of material fact sufficient to
preclude summary relief.  
Moreover, U.S.I.A. asserts that even if the delivery order required testing, the
Government failed to conduct the tests properly.  The Government maintains otherwise.  We
conclude that the issue of whether testing has been properly conducted presents a genuine
issue of material fact, particularly since the Government terminated the contract for cause
based upon the test results.  The Government relied upon test results as evidence that the
suits did not meet the requirements set forth in the delivery order.  

CBCA 2579 7
Decision  
Appellant’s motion for summary relief is DENIED, and respondent’s cross-motion
for summary relief is DENIED.  A trial date will be established at the next status conference. 
___________________________
JERI KAYLENE SOMERS
Board Judge
We concur:
_____________________________ ______________________________
JEROME M. DRUMMOND PATRICIA J. SHERIDAN
Board Judge Board Judge