ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE SWEET 
 
These appeals involve disputes arising out of a contract between the Army 
Corps of Engineers (Corps or government) and appellant Nassar Group International 
N.G.I. S.A.L. (OffShore) R.C., doing business as NGI Afghanistan for Contracting 
(the Appellant) to design and build a garrison in Afghanistan.  For its claim, the 
Appellant asserts that the government constructively suspended the contract by 
delaying the issuance of documents needed to obtain tax exemptions for imports from 
the Government of the Islamic Republic of Afghanistan (GIRoA), and mandating  
site-access for the United States Army (Army) and the Afghan National Army (ANA).  
The government also asserts a claim to reduce the contract price due to the Appellant’s 
alleged failure to install insulated grounding conductors separate from the electrical 
system neutral conductor in all feeder and branch circuit raceways.  The parties have 
elected to proceed under Board Rule 11.  In its Rule 11 Brief, the government moves 
to dismiss these appeals on the grounds that the original named appellant—Nassar 
Group International—was not the real party in interest.
2  The Appellant opposes that 
motion, and cross-moved to amend the caption. 
 
1 As discussed in greater detail below, we grant the Appellant’s motion to amend the 
caption. 
2 Following briefing, we held a hearing limited to the real party in interest issue. 
Appeals of - )  
 )  
Nassar Group International N.G.I. S.A.L. 
(OffShore) R.C., doing business as NGI 
Afghanistan for Contracting1 
) 
) 
) 
ASBCA Nos. 58451, 59465, 59701 
 )  
Under Contract No. W917PM-07-C-0085 )  
   
APPEARANCE FOR THE APPELLANT: Francisco Escalante Esq.  
  Escalante  Law, P.A. 
    Miami, FL 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
    Engineer Chief Trial Attorney 
 Rebecca L. Bockmann, Esq. 
Traci N. Cunningham, Esq. 
    Engineer Trial Attorneys 
    U.S. Army Engineer District, Middle East 
  Winchester, VA 

2 
 
After having reviewed the parties’ briefs and other filings, we deny the 
government’s motion to dismiss, and grant the Appellant’s cross-motion to amend the 
caption.  We deny the Appellant’s claim regarding the tax exemption documents 
because the procedure for issuing those documents was a sovereign act, and, in any 
event, the Appellant has failed to meet its burden of showing that there were 
unreasonable delays in issuing the tax exemption documents that delayed the contract.  
We also deny the Appellant’s claim that the government delayed the project by 
mandating site-access for the Army and the ANA because that is a new claim over 
which we do not possess jurisdiction and, in any event, the Appellant waived that 
claim.  Finally, we deny the government’s claim because it has failed to satisfy its 
burden of showing that the Appellant did not install insulated grounding conductors 
separate from the electrical system neutral conductor in all feeder and branch circuit 
raceways.
3 
FINDINGS OF FACT 
 
I. The Appellant’s Structure 
 
1.  Nassar Group International N.G.I. S.A.L. (OffShore) R.C. registered in 
Lebanon as an off-shore joint stock company (Nassar Decl. (app. reply ex. 1) (Nassar 
decl. II) ¶ 1(c), ex. A).
4 
 
2.  When Nassar Group International N.G.I. S.A.L. (OffShore) R.C. began 
doing business in Afghanistan in 2007, it registered with the GIRoA’s Trade, Transit 
and Investment Directorate as Nassar Group International N.G.I. S.A.L. (OffShore) 
(Nassar decl. II ex. B). 
 
3.  Nassar Group International N.G.I. S.A.L. (OffShore) R.C. used the name “NGI 
Afghanistan for Contracting” (Nassar decl. II ¶ 1(g)).  NGI Afghanistan for Contracting 
was a wholly-owned subsidiary of Nassar Group International (app. br. ex. D at 2).  
However, NGI Afghanistan for Contracting was not a separate legal entity (tr. 16; Nassar 
decl. II ¶ 12).  For example, there is no official documentation creating or recognizing 
NGI Afghanistan for Contracting as a separate legal entity, such as articles of 
incorporation (tr. 16). 
 
4.  During performance, the government treated Nassar Group International 
N.G.I. S.A.L. (OffShore) R.C. and NGI Afghanistan for Contracting as the same entity.  
While the contract was with NGI Afghanistan for Contracting (R4, tab 10 at 1-2), the 
 
3 We grant the government’s motion in limine to admit certain documents.  
4 The parties seem to use “Nassar Group International” or “NGI” as short-hand for 
Nassar Group International N.G.I. S.A.L. (OffShore) R.C., including in the 
original caption.  See, e.g., (compl.; gov’t br. at 24; app. reply at 6-8).  For 
clarity, we will use the full name. 

3 
 
government made payments to Nassar Group International N.G.I. Offshore S.A.L. in 
Lebanon (Nassar decl. II ex. D). 
 
5.  Nassar Group International N.G.I. S.A.L. (Offshore) R.C. and NGI 
Afghanistan for Contracting have different Commercial and Government (CAGE) 
codes (compare R4, tab 10 at 2 with gov’t reply ex. G) and Data Universal Numbering 
System (DUNS) codes (tr. 30-31).5  The Appellant registered Nassar Group 
International N.G.I. S.A.L. (Offshore) R.C. and NGI Afghanistan for Contracting with 
different DUNS numbers because it was the Appellant’s first time working with the 
government, and it was not familiar with the DUNS system (tr. 31). 
 
II. The Appellant’s Claim 
 
A. The 0085 Contract 
 
6.  On October 23, 2007, the government awarded Contract No. W917PM-07-
C-0085 (0085 Contract) to NGI Afghanistan for Contracting.  The 0085 Contract was 
for the design and construction of an ANA Garrison at Khair Kot, Paktika Province, 
Afghanistan.  (R4, tab 10 at 1-2)  The period of performance was 240 calendar days 
(id. at 3). 
 
7.  The 0085 Contract required the Appellant to prepare and submit progress 
schedules every month using the Critical Path Method (CPM) of network calculation 
(R4, tab 10 at 190).  The 0085 Contract also indicated that the project schedules shall 
be used to measure the progress of the work, evaluate time extensions, and provide a 
basis for progress payments (id.). 
 
8.  The 0085 Contract incorporated by reference Federal Acquisition Regulation 
(FAR) 52.242-14, SUSPENSION OF WORK (APR 1984) (R4, tab 10 at 35), which 
provided that: 
 
If the performance of all or any part of the work is, for an 
unreasonable period of time, suspended, delayed, or 
interrupted (1) by an act of the Contracting Officer in the 
administration of this contract, or (2) by the Contracting 
 
5 According to DFARS 252.204-7004, CENTRAL CONTRACTOR REGISTRATION 
(52.204-7), Alternate A (Nov. 2003), which was incorporated into the 
solicitation, a CAGE code is a “code assigned by the Defense Logistics 
Information Service (DLIS) to identify a commercial or Government entity”  
(R4, tab 3 at 35).  According to DFARS 252.204-7004 a DUNS number is a  
“9-digit number assigned by Dun and Bradstreet, Inc. (D&B) to identify unique 
business entities.”  (id.). 

4 
 
Officer’s failure to act within the time specified in this 
contract (or within a reasonable time if not specified), an 
adjustment shall be made for any increase in the cost of 
performance of this contract (excluding profit) necessarily 
caused by the unreasonable suspension, delay, or 
interruption . . . However, no adjustment shall be made 
under this clause for any suspension, delay, or interruption 
to the extent that performance would have been so 
suspended, delayed, or interrupted by any other cause, 
including the fault or negligence of the Contractor. 
 
FAR 52.242-14(b). 
 
9.  The 0085 Contract also incorporated FAR 52.229-6, TAXES-FOREIGN 
FIXED-PRICE CONTRACTS (JUN 2003), which stated that the contract price 
generally included all applicable taxes and duties (R4, tab 10 at 34; see generally 
FAR 52.229-6(c)-(d)).  FAR 52.229-6(i) required that “[t]he Contractor shall take all 
reasonable action to obtain exemption from or refund of any taxes or duties . . . .”  
Pursuant to Defense Federal Acquisition Regulation (DFAR) 252.229-7001, the 
0085 Contract expressly stated that “[t]he Contractor may obtain a refund of the 
import duties from its government or request the duty-free import of an amount of 
supplies or components corresponding to that used from inventory for this contract” 
(R4, tab 10 at 46).  The 0085 Contract also stated that “[c]ompliance with all customs 
and import rules, regulations, and restrictions” is the Appellant’s sole responsibility 
(R4, tab 10 at 162).  Finally, the 0085 Contract indicated that: 
 
It is the responsibility of the contractor to be 
knowledgeable of and to abide by any and all applicable 
customs clearance procedures and requirements that may 
be necessary for the transportation of supplies and 
equipment into Afghanistan . . . . The US Army Corps of 
Engineers, Afghanistan Engineer District, neither controls 
nor is responsible for any such customs clearance 
procedures, requirements, or changes thereto.  
 
(Id. at 165) 
 
B. The CCR Procedure  
 
10.  Pursuant to the Status of Forces Agreement (SOFA) between the 
government and the GIRoA, goods imported into Afghanistan for the exclusive use of 
the government were not subject to taxation (R4, tab 43 at 25).  The United States 
Embassy in Kabul issued a Standard Operating Procedure (SOP) for Customs 

5 
 
Clearance Request (CCR) Operations, which outlined a procedure for obtaining tax 
exemptions (id.).  The express purpose of the SOP was “to ensure that the procedures 
used to import/export [] goods and supplies, for use by [the United States Government 
and the Department of Defense (DOD)] comply with the terms and conditions 
according to those arrangements made under the SOFA” and that the tax “exemption is 
not abused” (id.).  There is nothing in the SOP suggesting that the government adopted 
the CCR procedure specifically to nullify a right under the 0085 Contract or relieve the 
government of its contractual obligations (id.).  The CCR procedure applied to “all US 
Federal Agencies, US Military, DOD Civilians, contract companies or supplies 
contracted by the US, or any other organization that intends to import or export goods 
for the ultimate consumption of DOD personnel” (id.). 
 
11.  The SOP did not indicate how an importer—such as a contractor, supplier, 
shipping agent, or carrier—should commence the CCR procedure (R4, tab 43 at 21, 
45)  Rather, the SOP started with the contracting officer’s representative (COR) 
emailing a CCR for a Diplomatic Note to the Liaison Officer (LNO) at the United 
States Embassy. (R4, tab 43 at 21, 45).  Then, the importer was responsible for 
providing the LNO:  (1) a bill of lading, Airway bill, or contract of carriage; (2) a 
commercial invoice; (3) a customs declaration; and (4) a packing list (collectively, 
Importer Documents) (id. at 25-26, 46).6  Third, the United States Department of State 
(DOS) would issue a Diplomatic Note requesting tax exemption (id. at 26).  Next, the 
importer took the CCR, Diplomatic Note, and other documents to the GIRoA Ministry 
of Foreign Affairs (MoFA) and Customs at the GIRoA Ministry of Finance (Customs) 
to obtain stamps and signatures (id.).  Once approved by the GIRoA, the imports could 
clear Customs and be released for final delivery (id. at 46). 
 
12.  The SOP did not indicate how long it should take the government to issue 
CCRs or Diplomatic Notes (R4, tab 43 at 21).  The SOP indicated that the process time 
could vary between 2 days and 10 days for the MoFA, and should be between 5 days 
and 7 days for Customs, but noted that the time would be much longer if the expediter 
does not check with Customs frequently (id. at 43). 
  
 
6 The Appellant claims that only a flow chart in a power point required an importer to 
submit the Importer Documents, and that that flow chart was inconsistent with 
the SOP requirement that only the COR could send electronic documents to the 
LNO (app. br. ¶ 7).  However, the SOP also required an importer to submit the 
Importer Documents, and that requirement was not inconsistent with the 
requirement that only the COR could send electronic documents because the 
SOP clearly stated that the importer should provide the LNO “hard copy 
documents” (R4, tab 43 at 25-26). 

6 
 
C. Performance 
 
13.  As modified, the contract completion date was August 8, 2012 (R4, 
tabs 37, 40). 
 
14.  The Appellant claims that the following delays occurred in the government 
issuing the CCRs and the Diplomatic Notes: 
 
Table 1:  Claimed CCR and Diplomatic Note Delays 
 
(a) Shipment (b) Date 
Request 
to Corps 
(c) Date 
CCR Issued 
(# of days 
from 
request) 
(d) Date 
Diplomatic 
Note Issued 
(# of days 
from CCR) 
(e) 
Claimed 
Delay 
(days)7 
1.  AC Units 
(BHBAHPKHI1000064) 
01/06/11 02/10/11 
(36) 
02/24/11 (14) 40 
2.  Electrical Items 
(MAEU861652858) 
04/02/11 04/04/11 (3) 05/17/11 (43) 36 
3.  Load Bank 04/04/11 04/18/11 
(15) 
04/23/11 (5) 0 
4.  Panel Boards 04/02/11 04/05/11 (4) 05/12/11 (37) 0 
5.  Electrical Cables 
(CMR#015952) 
04/11/11 04/18/11 (8) 04/24/11 (5) 0 
6.  Cables (016478) 04/18/11 04/25/11 (8) 06/07/11 (43) 21 
7.  PEB, KSA (ES11030067) 05/17/11 06/04/11 
(19) 
06/30/11 (26) 23 
8.  Ceiling Diffuser 
(TR1322961) 
05/30/11 06/08/11 
(10) 
06/21/11 (13) 0 
9.  Lighting Fixtures 06/04/11 06/20/11 
(17) 
07/06/11 (16) 6 
10.  Electrical Materials 06/04/11 06/20/11 
(17) 
07/06/11 (16) 0 
 
7 The Appellant calculated the claimed delay by first subtracting 10 days—which the 
Appellant asserts was the reasonable time it should have taken after receiving a 
request for the government to issue a Diplomatic Note—from the number of 
days it actually took after receiving a request for the government to issue a 
Diplomatic Note.  Then, the Appellant subtracted days that overlapped with any 
purported delays in issuing a diplomatic note on a different shipment (app. br. 
8-10, id. at ex. A (Nassar decl.) ¶¶ 6-9).  It appears that the Appellant includes 
both the first and last day of a purported delay period.  

7 
 
11.  Electrical Materials 05/29/11 06/23/11 
(26) 
07/12/11 (19) 6 
12.  PEB, KSA (ES11070013) 07/17/11 07/18/11 (2) 09/16/11 (60) 52 
13.  PEB, KSA 
(MISCCDMN000007411) 
09/02/11 10/04/11 
(33) 
11/15/11 (42) 65 
TOTAL    249 
 
(App. br. at 8-10; Nassar decl. (app. br. ex. A) (Nassar decl. I) ¶¶ 6-9)  In support of 
that claim, the Appellant provides a declaration from George Nassar—the Appellant’s 
managing officer—who attaches bills of lading, CCR requests from the Appellant, 
CCRs, and Diplomatic Notes (Nassar decl. I, ex. A).  However, Mr. Nassar only 
attaches the CCR requests for shipments 6 to 10; he does not provide or identify the 
CCR requests for shipments 1 to 5, or 11 to 13 (id.).  Nor do the bills of lading—or any 
other document provided by Mr. Nassar—demonstrate that the Appellant requested the 
CCRs on the dates indicated in column (b) for shipments 1 to 5, or 11 to 13 (id.).  
Likewise, Mr. Nassar only attaches the CCRs for shipments 1, 2, 4, 6, and 8 to 12; 
he does not provide or identify the CCRs for shipments 3, 5, 7, or 13 (id.).  Further, 
Mr. Nassar only attaches the Diplomatic Notes for shipments 1, 2, 4, and 9 to 12; 
he does not provide or identify the Diplomatic Notes for shipments 3, 5 to 8, 8 or 
13 (id.).  Therefore, we find that the Appellant has only substantiated the dates in 
Table 1, columns (b) to (d) that are not bold, and that it has not substantiated the dates 
in Table 1, columns (b) to (d) that are bolded. 
 
C. Procedural History 
 
15.  On July 22, 2011, the Appellant submitted a Request for an Equitable 
Adjustment (REA), asserting that the government failed to escort Afghan National 
Police (ANP) members off-base after a site-visit on June 24, 2011, and the ANP 
proceeded to harass the Appellant’s owner in an attempt to extort money from him 
until the Army arrived (app. supp. R4, tab 262).  The contracting officer (CO) rejected 
the REA (app. supp. R4, tab 263).  On September 22, 2011, the Appellant filed a 
purported claim regarding the incident (collectively with the June 22, 2011 REA, 
September 22, 2011 Purported Claim) (app. supp. R4, tab 264).  There was no CO 
final decision (COFD) on the September 22, 2011 Purported Claim. 
  
16.  On March 16, 2012, the Appellant submitted a certified claim to the 
government, indicating that there were delays to the 0085 Contract due to:  (1) the 
slow CCR procedure by the government and the GIRoA, including the GIRoA taking 
from August 6, 2011 to September 26, 2011 and from July 15, 2011 to the filing of the 
 
8 While Mr. Nassar provides a document that purports to be a Diplomatic Note for 
shipment 8, that document—particularly its date—is illegible (Nassar decl. I, 
ex. A).   

8 
 
claim to process tax exemption documents for shipments 12 and 13 respectively; 
(2) security and political issues; and (3) natural disasters and weather, including floods 
in Pakistan between mid-August and October 2011 (R4, tab 41).  The March 16, 2012 
Claim stated that the Appellant is seeking “178 days resulting from issues under 
section 1 [the CCR procedure] & 2 [security or political issues] above” (id. at 14).  
However, the March 16, 2012 Claim also included a table purporting to show the 
number of days of delay due to the CCR procedure (R4, tab 50).  The March 16, 2012 
Claim stated that “[i]t is important to notice that the Contractor is not requesting an 
extension of time for performance . . . , as this time has already been extended, but he 
is in fact requesting the payment of the additional overhead costs paid during these 
delays” (R4, tab 41 at 17).  The March 16, 2012 Claim did not allege that the 
government mandated site-access for the Army and the ANA, the Appellant had to 
work around the Army and the ANA, the ANA damaged water lines, or the ANA took 
possession of nine trailers (id.). 
 
17.  On September 12, 2012, the CO issued a COFD denying the March 16, 
2012 Claim in its entirety (R4, tab 2). 
 
18.  On December 11, 2012, the Appellant filed a notice of appeal with the 
Board, which we docketed as ASBCA No. 58451. 
 
III. The Government’s Claim 
 
19.  The 0085 Contract, § 01015, ¶ 9.4.10 required that “‘[g]rounding and 
bonding shall meet the requirements of NFPA 70 . . . . Insulated grounding conductor 
(separate from the electrical system neutral conductor) shall be installed in all feeders 
and branch circuit raceways.’”  (R4, tab 10 at 137) 
 
20.  On November 15, 2010, the government conducted an inspection of the 
Appellant’s electrical work on the project and prepared an electrical inspection report 
(app. R4 supp. tab 244).  The report reproduced a picture purporting to show a missing 
ground conductor, but we are unable to determine whether that is accurate without 
expert testimony (id. at 2).  The report also stated that: 
 
All feeders for the [Main Distribution Panel (MDP)] to the 
Distribution Panels (DP) are 4-wire systems.  This does not 
allow for an equipment grounding conductor as required 
by (NEC 250.32(B)(1)) “For a grounded system at the 
separate building or structure, an equipment grounding 
conductor as described in 250.118 shall be run with the 
supply conductor and be connected to the building or 
structure disconnecting means and to the grounding 
electrode(s).  The equipment grounding conductor shall be 

9 
 
used for grounding or bonding of equipment, structures, or 
frames required to be grounded or bonded.  The equipment 
grounding conductor shall be sized in accordance with 
250.122.  Any installed grounded conductor shall not be 
connected to the equipment grounding conductor or to the 
grounding electrode(s).” 
 
In addition there should be a grounding electrode system as 
required by (NEC 250.32(A)) “Building(s) or structure(s) 
supplied by feeder(s) or branch circuit(s) shall have a 
grounding electrode or grounding electrode system 
installed in accordance with Part III of Article 250.  The 
grounding electrode conductor(s) shall be connected in 
accordance with 250.32(B) or (C).  Where there is no 
existing grounding electrode, the grounding electrode(s) 
required in 250.50 shall be installed.”  
 
(Id. at 2-3) (emphasis omitted) 
 
21.  However, there is no evidence in the record regarding whether the 
Appellant installed a separate grounding for each building apart from the four-wire 
cables. 
 
22.  According to the government, the Appellant ceased work sometime after 
March 10, 2013, without completing the work (R4, tab 219 at 7).  The government 
never issued a termination for default or an acceptance of the work performed (R4, 
tab 219 at 2). 
 
23.  On April 17, 2014, the CO sent the Appellant a demand for payment for 
purported electrical work deficiencies (R4, tab 234 at 4-6). 
 
24.  On May 5, 2014, the Appellant submitted a response to the CO’s demand 
for payment, requesting a COFD regarding the demand (R4, tab 235 at 1). 
 
25.  On August 7, 2014, the Appellant filed a notice of appeal with the Board on 
the basis of a deemed denial, which we docketed as ASBCA No. 59465. 
 
26.  On November 19, 2014, the CO issued a COFD, asserting a government 
claim for electrical work deficiencies (R4, tab 219 at 1). 
 
27.  On November 21, 2014, the Appellant filed a notice of appeal with the 
Board, which we docketed as ASBCA No. 59701. 
 

10 
 
DECISION 
 
As discussed in greater detail below, we deny the government’s motion to 
dismiss on the grounds that the original named appellant was not the real party in 
interest, and grant the Appellant’s cross-motion to amend the caption.  Moreover, we 
deny the Appellant’s claim because it is not entitled to an equitable adjustment for any 
constructive suspension of the 0085 Contract due to unreasonable government delay in 
issuing the CCRs and the Diplomatic Notes.  Further, we do not possess jurisdiction 
over the Appellant’s constructive suspension due to mandating that the Appellant 
provide site-access for the Army and the ANA claim, which in any event, the 
Appellant waived.  Finally, we deny the government’s claim for a contract reduction 
because it has failed to satisfy its burden of proof on that claim.  
 
 I. The Appellant is the Real Party in Interest 
 
We deny the government’s motion to dismiss these appeals on the grounds that 
the original named appellant was not the real party in interest, and grant the 
Appellant’s cross-motion to amend the caption.  Under the Contract Disputes Act 
(CDA), we only possess jurisdiction to adjudicate appeals taken by a contractor.  
Afghan Washington Constr. Co., ASBCA No. 60856, 18-1 BCA ¶ 37,009 at 180,242 
(citing 41 U.S.C. § 7104).  A contractor is a party to a government contract other than 
the government.  Id. (citing 41 U.S.C. § 7101(7)); see also Board Rule 15(a).  When 
the contractor is a separate legal entity from the named appellant, then the contractor—
and not the appellant—is the real party in interest, even if the contractor is a fictitious 
business name for the appellant.  Latella, Inc., ASBCA No. 55653, 07-1 BCA  
 ¶ 33, 521.  However, if the fictitious business that is named in the contract has no 
legal existence apart from the real business, then the real business is the real party in 
interest.  Berlin d/b/a Spectro Sort and as Spectro Sort Mfg. Co., ASBCA No. 51919, 
00-2 BCA ¶ 31,096.  In considering whether two entities are separate legal entities, we 
may consider how the government treated the entities during performance.  See Green 
Dream Group, ASBCA No. 57413, 12-2 BCA ¶ 35,145 at 172,519.  Moreover, under 
Board Rule 6(d), we may permit either party to amend its pleading upon 
considerations fair to both parties. 
 
Here, NGI Afghanistan for Contracting signed the 0085 Contract (finding 6).  
However, NGI Afghanistan for Contracting is not a separate legal entity from Nassar 
Group International N.G.I. S.A.L. (OffShore) R.C (finding 3).  For example, there is 
no official documentation creating or recognizing NGI Afghanistan for Contracting as 
a separate legal entity, such as articles of incorporation (finding 3).  Moreover, the 
government treated Nassar Group International N.G.I. S.A.L. (OffShore) R.C. and 
NGI Afghanistan for Contracting as the same entity during performance by making 
payments to Nassar Group International N.G.I. Offshore S.A.L. (finding ¶ 4). 
 

11 
 
The government points to the facts that Nassar Group International N.G.I. 
S.A.L. (OffShore) R.C. and NGI Afghanistan for Contracting have different CAGE 
and DUNS Codes (gov’t reply at 9-10; gov’t post-hrg. br. at 14-17).  However, it is not 
unusual for a single legal entity to have multiple Codes, Tele-Consultants, Inc. v. 
United States, 142 Fed. Cl. 686, 695-96 (2019), particularly for an entity such as the 
Appellant, which is a foreign company that had no experience with CAGE and DUNS 
Codes (finding 5).  The government also points to the Appellant’s admission that NGI 
Afghanistan for Contracting was a wholly-owned subsidiary of Nassar Group 
International N.G.I. S.A.L. (OffShore) R.C. (gov’t reply at 11).  However, whether 
NGI Afghanistan for Contracting was a wholly-owned subsidiary is not dispositive—
what matters for purposes of determining who is the real party in interest is whether 
that wholly-owned subsidiary had a separate legal existence.  DEI Indus., Inc., 
ASBCA No. 18342, 74-1 BCA ¶ 10,539; see also Mega Enviro., Inc., ASBCA No. 
51639, 99-1 BCA ¶ 30253.  As discussed above, NGI Afghanistan for Contracting did 
not have such a separate legal existence.  Finally, the government argues that some 
states require registration of fictitious names (gov’t post hrg. reply at 14-15).  
However, it does not even allege—let alone establish—that Afghanistan or Lebanon 
imposed such a requirement (id.). 
 
Thus, the government’s motion to dismiss is denied.  Moreover, because it most 
accurately reflects the true nature of the Appellant and the government has not 
identified any prejudice from an amendment to the caption, the fairest course of action 
is to amend the caption to reflect that the Appellant is Nassar Group International 
N.G.I. S.A.L. (OffShore) R.C., doing business as NGI Afghanistan for Contracting.  
See Advanced Communications Sys., ASBCA No. 52592, 07-2 BCA ¶ 33,629 
at 166,563. 
 
II. The Appellant is not Entitled to an Equitable Adjustment for a 
Constructive Suspension Due to any CCR Procedure Delays 
 
 The Appellant’s claim that the government constructively suspended the 0085 
Contract by unreasonably delaying the CCR procedure is barred by the sovereign acts 
doctrine.  In any event, the Appellant has failed to meet its burden of showing that the 
government took an unreasonable amount of time to perform the CCR procedure, or 
that any such delays delayed the 0085 Contract.9  
 
9 In its reply brief, the government argues for the first time that we do not possess 
jurisdiction over the CCR procedure claim because that claim was separate from 
the security or political issue claim, but did not state a separate sum certain 
(gov’t reply at 19-20).  The government is correct that, when a case involves 
separate claims, the claims to the CO must state separate sums certain for each 
claim.  ECC Int’l Constr., LLC, ASBCA No. 59586, 2021 WL 231891 
(May 17, 2021) (citing K-Con Bldg. Sys., Inc. v. United States, 778 F.3d 1000,  

12 
 
A. The CCR Procedure was a Sovereign Act 
 
 The CCR procedure—including the length of time that it took the government 
to issue the CCRs and the Diplomatic Notes—was a sovereign act, and thus cannot 
serve as the basis for a constructive acceleration claim.  A sovereign act by the 
government cannot serve as the basis for a constructive acceleration claim.  Amino 
Bros. Co. v. United States, 372 F.2d 485, 491 (Ct. Cl. 1967).10  A sovereign act is one 
that is “public and general” and not directed solely toward an appellant.  Id.; Conner 
Bros. Constr. Co., v. Geren, 550 F.3d 1368, 1371 (Fed. Cir. 2008).  In determining 
whether an act is public and general, we consider if the act:  (1) served a general 
purpose; (2) was specifically directed at nullifying contract rights or relieving the 
government of its contractual obligations; (3) applied exclusively to the contractor, or 
more broadly to other parties not in a contractual relationship with the government; 
and (4) provided an economic advantage to the government.  Conner Bros., 550 F.3d 
at 1372-75 (recognizing that raising taxes on a contractor’s inputs, denying a 
contractor access to a city during wartime, and embargoing a shipment of goods are 
sovereign acts); M.E.S., Inc., ASBCA No. 56149 et al, 12-1 BCA ¶ 34,958 at 171,856, 
aff’d 502 F. Appx. 934 (Fed. Cir. 2013) (holding that a change to base access 
requirements that delays a contractor constructing a facility on that base is a sovereign 
act); Garco Const. Inc., ASBCA No. 57796, 15-1 BCA ¶ 36,135 at 176,378-79, aff’d 
856 F.3d 938 (2017) (same). 
 
 Here, the CCR procedure—including the length of time that it took the 
government to issue the CCRs and the Diplomatic Notes—was a public and general 
act, and not directed specifically at the Appellant.  First, the CCR procedure served a 
general purpose—namely to assure the GIRoA that the government was not abusing a 
tax exemption that the GIRoA had granted to the government for goods imported for 
the government’s use (finding 10).  The procedure for obtaining a tax exemption is 
part of the determination of taxation levels, which is a public and general act.  Conner 
 
1005-06 (Fed. Cir. 2015)).  Moreover, the government is correct that the March 16, 
2012 Claim stated that the Appellant is seeking “178 days resulting from issues 
under section 1 [CCR procedure] & 2 [security or political issues] above” 
(finding 16).  However, the March 16, 2012 claim also included a table 
purporting to show the number of days of delay due to the CCR procedure 
(finding 16).  From that table, the number of days and damages just for the 
purported CCR procedure delays are readily calculable.  ECC, 2021 WL 231891.  
Thus, the government’s argument is meritless. 
10 In denying the government’s summary judgment motion, we held that there was a 
genuine issue of material fact as to whether the issuing of the Diplomatic Notes 
was a sovereign act.  Nassar Group Int’l, ASBCA No. 58451, 19-1 BCA  
¶ 37, 405 at 181, 832 - 33.  As discussed above, we now find that the issuing of 
the Diplomatic Notes was a sovereign act.  

13 
 
Bros., 550 F.3d at 1372-73.  Moreover, just as establishing a procedure to allow people 
to enter a city during wartime or a military base is a public and general act, so too is 
establishing a procedure to allow goods to enter Afghanistan tax-free.  Id.; M.E.S., 
12- 1 BCA ¶ 34,958 at 171,856; Garco, 15-1 BCA ¶ 36,135 at 176,378-79. 
 
 Second, the Appellant has pointed to no evidence—and there is none in the 
SOP adopting the CCR procedure—suggesting that the government adopted the CCR 
procedure specifically to nullify a right under the 0085 Contract or relieve the 
government of its contractual obligations (app. reply 30-32; finding 10).  Nor has the 
Appellant pointed to any evidence that the length of time that it took the government 
to issue the CCRs and the Diplomatic Notes was unique to the Appellant, let alone that 
any such uniqueness was specifically directed at nullifying the Appellant’s rights or 
the government’s obligations under the 0085 Contract (app. reply 30-32).  Indeed, the 
Appellant does not even identify a contract right or obligation that the CCR procedure 
allegedly nullified (id.).  The 0085 Contract did not give the Appellant any right to—or 
impose any obligations upon the government regarding—tax-free importation of 
goods.  On the contrary, the 0085 Contract expressly stated that the government 
“neither controls nor is responsible for any such customs clearance procedures, 
requirements, or changes thereto,” and the 0085 Contract stated that “[i]t is the 
responsibility of the contractor to be knowledgeable of and to abide by any and all 
applicable customs clearance procedures and requirements that may be necessary for 
the transportation of supplies and equipment into Afghanistan” (finding 9). 
 
 Third, the CCR procedure applied to anyone importing goods into Afghanistan 
tax-free for government use, and not merely to the Appellant (finding 10).  The 
Appellant argues that the CCR procedure was not public and general because it only 
applied to contractors (app. reply at 31).  That argument fails legally and factually.  
Legally, we have recognized that the fact that an act only applies to contractors—as 
opposed to a particular contractor—does not negate it being a sovereign act, so long as 
the act’s purpose is public and general.  M.E.S., 12-1 BCA ¶ 34,958 at 171,856; 
Garco, 15-1 BCA ¶ 36,135 at 176,378-79.  Factually, the CCR procedure did not only 
apply to contractors; it applied to anyone seeking to import goods into Afghanistan 
tax-free for government use—including the military, other agencies, and DOD 
civilians (finding 10). 
 
 Finally, the Appellant has identified no economic advantage that the 
government gained by purportedly delaying the issuance of the CCRs and the 
Diplomatic Notes (app. reply 30-32).  On the contrary, it was in the government’s 
interest to complete the CCR procedure as quickly as possible so that the project could 
be completed as quickly as possible.  Thus, the issuance of the CCRs and the 
Diplomatic Notes was a public and general act, so it was a sovereign act that cannot 
support a constructive suspension claim. 
 

14 
 
B. The Appellant has not Shown That the Government Unreasonably Delayed 
the CCR Procedure, or That That Delayed the 0085 Contract 
 
 In any event, the Appellant has failed to meet its burden, see IDA Contracting 
Corp., ASBCA No. 36053, 88-3 BCA ¶ 21,167, of showing that the government 
unreasonably delayed the CCR procedure, or that any such delay delayed the 
0085 Contract. 
 
1. The Appellant has not Shown the Government Unreasonably Delayed the 
CCR Procedure 
 
 The Appellant has not shown that the government constructively suspended the 
0085 Contract by unreasonably delaying the CCR procedure.  Under FAR 52.242-14, 
a contractor is entitled to an equitable adjustment when the government constructively 
suspends work by delaying work for an unreasonable amount of time.  CATH-dr/Balti 
Joint Venture, ASBCA No. 54239, 05-2 BCA ¶ 33,046 at 163,793 (citing P.R. Burke 
Corp. v. United States, 277 F.3d 1346, 1359 (Fed. Cir. 2002)); see also E.V. Lane 
Corp., ASBCA No. 9920, 65-2 BCA ¶ 5,076, at 23,884-88.  However, a contractor is 
not entitled to an equitable adjustment for delays with other causes besides the 
government’s conduct or inaction.  Sauer Inc. v. Danzig, 224 F.3d 1340, 1348 (Fed. 
Cir. 2000); E.V. Lane, 65-2 BCA ¶ 5,076, at 23,892-95.  
 
 Here, for most shipments, the Appellant has not even demonstrated the amount 
of time it actually took the government to issue the CCR and the Diplomatic Note 
because it did not present evidence of the dates of:  (1) the CCR requests for shipments 
1-5, and 11-13; (2) the CCRs for shipments 3, 5, 7, and 13; or (3) the Diplomatic 
Notes for shipments 3, 5 - 8, and 13 (finding 14). 
 
 Even if the Appellant had shown how long it actually took the government to 
issue the CCRs and the Diplomatic Notes, the Appellant would not have shown that 
that amount of time was unreasonable because it has failed to establish what was a 
reasonable time for the government to issue the CCRs and the Diplomatic Notes.  The 
Appellant asserts that 10 calendar days was a reasonable time for both the DOD to 
issue a CCR and the DOS to issue a Diplomatic Note because 10 calendar days 
purportedly exceeds the amount of time that the SOP said it could take for the MoFA 
or Customs to process the tax exemption documents (app. br. at 8).  However, that 
analysis compares apples to oranges by deriving a conclusion about how long it 
reasonably should take two United States agencies—i.e., the DOD and the DOS—to 
process tax exemption documents based upon how long the SOP said it could take for 
one GIRoA agency—i.e., the MoFA or Customs (id.)—to process tax exemption 

15 
 
documents.11  Moreover, the Appellant has not established that the procedure for 
MoFA and Customs approval is analogous to—or reasonably should take the same 
amount of time as—the procedure for issuing CCRs and Diplomatic Notes (app. br. 
at 8).12  Further, the SOP merely indicates that it could take between 2 days and 
10 days for the MoFA and should take between 5 days and 7 days for Customs to 
process tax exemption documents, but cautions that that time could be much longer, 
at least for Customs (finding 12).  And indeed, the Appellant recognizes that it often 
took the MoFA and Customs more than 10 days and 7 days respectively to process the 
tax exemption documents (R4, tab 50).  Therefore, the Appellant has failed to establish 
the reasonable amount of time that it should have taken for the government to issue the 
CCRs and the Diplomatic Notes, let alone that the length of time it actually took 
exceeded that reasonable time. 
 
 2.  The Appellant has not Shown That any Unreasonable Delay to the CCR 
Procedure Delayed the 0085 Contract 
 
 Moreover, the Appellant has not shown that any delay to the CCR procedure 
delayed the 0085 Contract.  In order to recover for a claimed delay, the burden is on an 
appellant to establish that the government delay delayed the ultimate project 
completion, and that there was no concurrent delay.  Law v. United States, 195 Ct. 
Cl. 370, 384-86 (1971); Safety Training Sys., Inc., ASBCA No. 57095, 14-1 
BCA 35,509 at 174,055.  In construction cases, that usually is done through a critical 
path method (CPM) of schedule analysis.  Nassar Group Int’l, 19-1 BCA ¶ 37,405 
at 181,833; In re Galaxy Builders, Inc., ASBCA Nos. 50136, 50018, 00-2 BCA  
¶ 31,040 at 153,282.  And indeed, the 0085 Contract required the use of CPM to 
prepare project schedules for use in evaluating time extensions (finding 7).
13  Moreover, 
a contractor cannot recover for any concurrent delays, unless it proves that there is a 
clear apportionment between the delays.  William F. Klingensmith, Inc. v. United 
States, 731 F.2d 805, 809 (Fed. Cir. 1984).  Further, a contractor cannot rely upon 
 
11 Further, the SOP does not specify whether it used calendar days or business days 
(finding 12), but the Appellant uses calendar days. 
12 On the contrary, the fact that an importer had to provide hard-copies of the Importer 
Documents after the COR issued the CCR but before the DOS issued the 
Diplomatic Note—while the importer submitted all the documentation to the 
MoFA before the clock starts running on the MoFA and Customs—suggests 
that it should have taken longer to obtain a Diplomatic Note than MoFA and 
Customs approval (finding 11). 
13 CPM sequences subprojects within an entire construction project based upon those 
subprojects’ precedence and duration to determine the most efficient schedule 
for the completion of a project within a prescribed time.  See Wilner v. United 
States, 23 Cl. Ct. 241, 244-45 (1991); Galaxy Builders, 00-2 BCA ¶ 31,040 
at 153,282. 

16 
 
generalized testimony.  Peter Bauwens Bauunternehmung GmbH & Co. KS, ASBCA 
No. 44679, 98-1 BCA ¶ 29,551 at 146,499. 
 
 Here, the Appellant concedes that it “is very difficult to determine” what 
activities are on the critical path (app. br. at 18).  Nevertheless, the Appellant relies upon 
a declaration from Gaby Bou Gharios—an Appellant technical manager—asserting that 
he performed an “Impacted As Planned” Time Impact Analysis (TIA) that made 
unspecified adjustments to an unidentified schedule (Gharios decl. (app. br. ex. B) ¶ 19).  
That declaration is too general to establish delay for several reasons.  First, the Gharios 
Declaration does not identify the schedule Mr. Gharios used (id.).  While the 0085 
Contract required CPM project schedules (finding 7), and the Appellant concedes that 
“any sort of reliable Time Impact Analysis (TIA) is nearly impossible” absent an 
approved schedule (app. reply 16), there is no evidence that Mr. Gharios used an 
approved CPM project schedule (Gharios Decl. (app. br. ex. B) ¶ 19).   
 
 Second, the Gharios Declaration does not even specify what adjustments 
Mr. Gharios made to the schedule, let alone provide any evidence of the purported 
TIA.
14  The Appellant concedes that “to properly assess the impacts . . . a time impact 
analysis TIA would inject the delays as fragnets against a baseline schedule” in order 
to “introduce the logical links between the fragnet” and “assess the impacts to the 
chain of activities from those delays” (app. reply at 15, 21); see also Hedgecock Elec., 
Inc., ASBCA No. 56307, 12-2 BCA ¶ 35,086 at 172,305.
15  Here, the Gharios 
Declaration does not inject fragnets against the baseline project schedule to introduce 
the logical links between the fragnet and assess the impacts to the chain of activities 
from those delays (Gharios Decl. (app. br. ex. B) ¶ 19). 
 
 Third, the Gharios Declaration is insufficient to establish delay to the overall 
project because it fails to consider the impact of other delays.  The Appellant 
concedes—as it must—that “a proper TIA would have assessed the project schedule 
from the [notice to proceed] to completion, and considered all delays and their impacts 
to the project activities” (app. reply at 17); States Roofing Corp., ASBCA No. 54,860, 
10-1 BCA ¶ 34,356 at 169,662.  Moreover, the Appellant admits in its brief and claim 
 
14 To the extent the Gharios Declaration is referring to the GANT chart attached to 
Mr. Nassar’s declaration as his TIA, that is not a TIA because it does not 
provide a baseline schedule, add fragnets, show the impact of purported 
government delay on the project’s logic, or take account of other delays.  
Rather, it merely shows the length of each purported government delay.  
(App. br. ex. A at 40) 
15 A fragnet is a sequence of new activities and/or activity revisions, logical 
relationships, and resource changes added to an existing schedule to 
demonstrate the influence of a new activity on the schedule.  Hedgecock,  
 712-2 BCA ¶ 35,086 at 172,305.  

17 
 
that there were numerous other delays impacting the project during the purported CCR 
procedure delays, such as the delays due to:  (1) security and political issues, including 
the Death of Osama bin Laden in April 2011, the assassination of a former GIRoA 
president in September 2011, and an attack on the United States Embassy in 
September 2011; (2) natural disasters and weather, including flooding in Pakistan 
between August 2011 and October 2011; and (3) the GIRoA’s delay in processing tax 
exemption documents (finding 16; app. reply at 25).  However, the Gharios 
Declaration admits that “none of NGI’s analyses take into account other actual delays 
that are due to no fault of NGI” (Gharios decl. (app. br. ex. B) ¶ 16).  That failure to 
consider other delays renders the Gharios Declaration insufficient to establish delay.  
States Roofing, 10-1 BCA ¶ 34,356 at 169,662. 
 
 The Appellant argues that it is entitled to an extension of time, even if the 
purported government delay was concurrent with excusable delay (i.e., delay for which 
the Appellant is not responsible) (app. reply at 28-30).  However, the Appellant is not 
seeking an extension of time; but compensable delay (finding 16).  A contractor “has 
the burden of proving that the claimed compensable delay was solely due to 
government-responsible causes [and] was not concurrent with contractor-responsible 
or excusable delay. . . .”  Carothers Const., Inc., ASBCA No. 48042, 00-1 BCA  
¶ 30,637 at 151,268.  That is because, if government delay was concurrent with 
excusable delay, the contractor would have been delayed anyway, so the government 
delay did not cause compensable delay to the overall project.  Merritt-Chapman & 
Scott Corp. v. United States, 528 F.2d 1392, 1397 (Ct. Cl. 1976).  Therefore, the fact 
that the purported government delay was concurrent with excusable delay means that 
the Appellant is not entitled to compensation for the purported government delay 
absent apportionment, which the Appellant does not even attempt to establish. 
 
 The Appellant also argues that issuance of the CCRs and the Diplomatic Notes 
must have been on the critical path because the project was 99% complete as of July 11, 
2012, but the pre-engineered buildings (PEBs) and other materials in shipments 12 and 
13 still had not been delivered as of that date (app. br. at 18-19, 22-23).  As an initial 
matter, the Appellant’s argument focuses upon shipments 12 and 13, without addressing 
delays to shipments 1 through 11 (Gharios decl. (app. br. ex. B) ¶ 11). Even as to 
shipments 12 and 13, the purported delay in issuing the CCRs and the Diplomatic Notes 
was complete by November 15, 2011 (finding 14).  Without any TIA analysis, the 
Appellant fails to establish how those purported delays still were impacting the 
schedule eight months later on July 11, 2012 (app. br. at 18-19, 22-23; Gharios decl. 
(app. br. ex. B) ¶¶ 4, 11-29).  Moreover, as discussed above, that argument ignores 
concurrent delay. 
 
 In sum, the Appellant has failed to meet its burden of showing that any CCR 
procedure delay caused a delay to the 0085 Contract. 
 

18 
 
III. The Appellant is not Entitled to an Equitable Adjustment for any Delay 
Due to the Government Mandating Site-Access for the Army and the 
ANA 
 
 We do not possess jurisdiction over the Appellant’s claim that the government 
delayed the project by mandating site-access for the Army and the ANA, and, in any 
event, the Appellant waived that claim. 
 
 A. We do not Possess Jurisdiction Over the Site-Access Claim 
 
 We do not possess jurisdiction over the Appellant’s claim that the government 
delayed the project by mandating site-access for the Army and the ANA.  We do not 
possess jurisdiction to entertain a claim unless a contractor presented that claim to the 
CO.  Nassar, 19-1 BCA ¶ 37,405 at 181,831.  “While an appellant may introduce on 
appeal additional facts that do not alter the nature of the original claim, its appeal must 
be based upon a common or related set of operative facts to those presented to the CO.”  
Id. (citing Scott Timber Co. v. United States, 333 F.3d 1358, 1365 (Fed. Cir. 2003); 
Trepte Constr. Co.,, ASBCA No. 38555, 90-1 BCA ¶ 22,595 at 113,385-86).  A claim 
is new if it “presents materially different factual or legal theories of relief.”  Nassar, 
19- 1 ¶ BCA 37,405 at 181,831 (citing Lee’s Ford Dock, Inc. v. Secretary of the Army, 
865 F.3d 1361, 1369 (Fed. Cir. 2017)).  “Materially different claims will necessitate a 
focus on a different or unrelated set of operative facts.”  Id. (quoting Lee’s Ford, 865 
F.3d at 1369). 
 
 Here, the site-access claim that the Appellant raises in these appeals is a new 
claim because it is materially different than the claim it presented to the CO.  The 
Appellant’s Rule 11 brief argues in the introduction that: 
 
The Government also mandated site-access for US Army 
personnel and the Afghan National Army (ANA).  By 
doing so, NGI had to work around the activities of those 
third parties, repeatedly restructuring its planned work 
activities and labor/personnel necessary for project 
execution.  Additionally, the access by those third parties 
increased NGI’s costs on the site as the ANA damaged 
water lines and other items NGI already installed on the 
project, requiring NGI to redo activities.  The ANA also 
wrongfully took possession of 9 trailers of NGI’s supplies 
and materials and refused to return them to NGI.  NGI 
regularly and routinely appraised the Government of the 
delays to the project, including for those issues raised 
above.  Additionally, NGI regularly and routinely provided 

19 
 
the Government notice of other delays, outside the control 
of NGI and without the fault or negligence of NGI. 
 
(App. br. at 1-2)  That argument necessitates a focus on a different and unrelated set of 
operative facts than that raised in the March 16, 2012 Claim because the March 16, 
2012 Claim did not assert that the government mandated site-access for the Army and 
the ANA, the Appellant had to work around the activities of the Army and the ANA, 
the ANA damaged water lines, or the ANA took possession of nine trailers (finding 16).  
Indeed, the Appellant does not even dispute that these appeals’ site-access claim 
necessitates a focus on a different and unrelated set of operative facts than those 
asserted in the March 16, 2012 claim (app. reply at 10-12). 
 
 Instead, the Appellant argues that these appeals’ site-access claim is based upon 
a common or related set of operative facts to those asserted in the September 22, 2011 
Purported Claim (id.).  Assuming without deciding that the September 22, 2011 
Purported Claim constituted a valid claim, that argument would lack merit.  The 
September 22, 2011 Purported Claim made allegations about an entirely different third 
party—the ANP—than the third-parties address in these appeals—namely the Army 
and the ANA.  (Compare finding 15 with app. br. at 1).  Moreover, the September 22, 
2011 Purported Claim make allegations about entirely different incidents—namely the 
purported ANP attempt to extort money from Mr. Nassar—than the incident alleged in 
these appeals—namely the Appellant’s purported working around the Army and the 
ANA, the ANA’s purported damaging of water lines, and the ANA’s purported taking 
possession of nine trailers (app. br. at 1-2).  Because the Appellant’s arguments in 
these appeals necessitate a focus on a different and unrelated set of operative facts than 
those presented in a claim to the CO, they are a new claim over which we do not 
possess jurisdiction.  Nassar, 19-1 BCA ¶ 37,405 at 181,831. 
 
B. The Appellant Waived the Site-Access Claim 
 
 In any event, the Appellant waived its claim that the government delayed the 
project by mandating site-access for the Army and the ANA.  The Board will not make 
a party’s case for it.  Lebolo-Watts Contractors 01 JV, LLC, ASBCA No. 59740, 2020 
WL 9396047 (Nov. 17, 2020); McCotter Motors, Inc., ASBCA Nos. 30498, 30997,  
86-2 BCA ¶ 18,784 at 94,647; see also Dunkel v. United States, 927 F.2d 955, 956 (7th 
Cir. 1991) (“Judges are not like pigs, hunting for truffles buried in briefs”).  Nor is the 
Board required to scour the record for an appellant.  Parsons Evergreene, LLC v. Sec’y 
of Air Force, 968 F.3d 1359, 1368 (Fed. Cir. 2020); ESCgov, Inc., ASBCA No. 58852, 
17-1 BCA ¶ 36,772 at 179,189; Highland al Hujaz Co., ASBCA No. 58243, 16-1 BCA 
¶ 36,336 at 177,169-70; Gary Aircraft Corp., ASBCA No. 21731, 91-3 BCA ¶ 24,122 
at 120,718 (“[w]e are not charged with sorting through a haystack of documents to 
locate relevant facts.”).  Therefore, “[i]t is well established that arguments that are not 

20 
 
appropriately developed in a party’s briefing may be deemed waived.”  United States 
v. Great Am. Ins. Co. of N.Y., 738 F.3d 1320, 1328 (Fed. Cir. 2013). 
 
 Here, the Appellant cites no evidence in support of its claim that the 
government delayed the project by mandating site-access for the Army and the ANA 
(app. br. at 1-2).  Indeed, apart from the conclusory paragraph in its introduction 
quoted above, the Appellant’s brief does not even present argument regarding that 
claim (id.).  Therefore, the Appellant waived its argument that the government delayed 
the project by mandating site-access for the Army and the ANA. 
 
 Instead of correcting those deficiencies in its reply brief, the Appellant instead 
shifts back to its claim regarding the ANP extorting money from Mr. Nassar, stating 
that “[a]ppellant has shown all of the requisite factors within [the September 22, 2011 
Purported Claim] to entitle it to an extension of time . . . .”  (App. reply at 12).  As an 
initial matter, the Appellant waived any arguments about the ANP extorting money 
from Mr. Nassar by failing to raise them in its opening brief.  SmithKline Beecham 
Corp. v. Apotex Corp., 439 F.3d 1312, 1319 (Fed. Cir. 2006); (app. br. at 1-2).  In any 
event, those arguments suffer from the same defects as the Appellant’s argument 
regarding mandating site-access for the Army and the ANA—namely that the 
Appellant fails to provide any citations to the record, and leaves it to the Board to 
make the argument for it (app. reply at 12).  Therefore, the Appellant also waived its 
argument that mandating site-access for the ANP delayed the project. 
 
IV. The Government has Failed to Establish its Claim 
 
 The government has failed to establish its claim that the Appellant purportedly 
failed to install insulated grounding conductors separate from the electrical system 
neutral conductor in all feeder and branch circuit raceways (gov’t br. at 35-37).  While 
there is a contemporaneous report complaining about the Appellant using a four wire 
system (finding 20), the Appellant argues that, in addition to that four wire system, it 
installed a separate ground for each building, which complied with the requirement for 
grounding conductors separate from the electrical system neutral conductor (app. reply 
at 32-35).
16  The government responds that the Appellant does not cite any documents 
in the record to support that argument (gov’t reply at 33).  That is true, but ignores the 
fact that the government also fails to present any evidence regarding whether there was 
a separate ground for each building—apart from the four-wire cables—that complied 
with the contract requirements (id.; finding 21).  Since it is the government’s burden to 
 
16 While the Appellant did not raise the above argument in its opening brief, the 
Appellant did not waive that argument because it made that argument in 
response to a government claim.  Moreover, the government suffered no 
prejudice because it had the opportunity to respond to the argument in its reply 
brief. 

21 
 
prove its claim, Santa Barbara Research Ctr., ASBCA No. 27831, 88-3 BCA ¶ 21,098 
at 106,516, the complete lack of evidence as to whether there was a separate ground 
(finding 21) compels us to deny the government’s claim. 
 
CONCLUSION 
 
For the foregoing reasons, we deny the government’s motion to dismiss, and 
grant the Appellant’s cross-motion to amend the caption.  We deny both the 
government’s claim and the Appellant’s claim. 
 
 Dated:  September 29, 2022
 
 
 
 
 
 
 
 
 
 
 
JAMES R. SWEET 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 58451, 59465, 59701, 
Appeal of Nassar Group International, rendered in conformance with the Board’s 
Charter. 
 
 Dated:  September 30, 2022  
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals