ARMED SERVICES BOARD OF CONTRACT APPEALS 
Appeal of -- ) 
) 
SWR, Inc. ) 
) 
Under Contract No. W912CN-06-D-0013 ) 
APPEARANCES FOR THE APPELLANT: 
APPEARANCES FOR THE GOVERNMENT: 
ASBCA No. 56708 
Karl Dix, Jr., Esq. 
Douglas L. Tabeling, Esq. 
Smith, Currie & Hancock LLP 
Atlanta, GA 
Raymond M. Saunders, Esq. 
Army Chief Trial Attorney 
MAJ K.L. Grace Moseley, JA 
CPT Edward Ahn, JA 
Trial Attorneys 
OPINION BY ADMINISTRATIVE JUDGE HARTMAN 
Appellant seeks over $3 million as a result of the Department of the Army's 
termination for convenience of its commercial items contract for services to receive, 
store, maintain and release vehicles located on the island of Oahu, Hawaii, owned by 
soldiers deployed to fight the global war on terror. The Army's contracting 
officer (CO) ordered work be stopped on the contract 20 days after award 
due to filing 
of a bid protest and subsequently terminated the contract before issuing any delivery 
orders for services. 
FINDINGS OF FACT 
On 6 April 2006, the Army Contracting Agency at Fort Shafter, Hawaii, 
awarded to appellant, SWR, Inc. (SWR), a fixed-price, commercial-items requirements 
contract, No. W912CN-06-D-0013 (0013 Contract), to "furnish all management, 
supervision, labor, storage facilities, equipment, supplies, materials, and other required 
services to store privately owned vehicles (sports utility vehicles, pickup trucks, 
motorcycles and vans) for Army military members on the Island of Oahu, Hawaii, 
while deployed." The contract's statement of work (SOW) required SWR to "have an 
enclosed storage facility with four walls, concrete, asphalt, or hard packed gravel 
ground, roof, and fire protection/alarm system." (R4, tab 4 at 3, 5, 34-37, 42; tr. 2/93, 
96, 117) 
The contract was for a single base year of performance ( 1 June 2006 to 31 May 
2007) with options for four subsequent years of performance. The base year and each 

option year contained four contract line item numbers (CLINs) for payment: 
(AA) rental/lease of property; (AB) furnish warehouse space to store privately-owned 
vehicles (POVs); (AC) supplies, equipment and services necessary to receive, secure, 
inspect and release vehicles; and (AD) maintenance of stored PO Vs. (R4, tab 2 at 2, 
tab 4 at 14-31, 54) It was estimated SWR would be paid $215,314.63 per month for 
CLIN AA (lease of property) and $950.83 per 100 POV unit for CLIN AB (warehouse 
space) (R4, tab 4 at 16; tr. 1/65, 21115). 
Modification No. 1 to the contract stated 2,000 to 2,500 POVs were estimated to be 
stored. It indicated the contractor was not required to supply structures for 2,500 POVs 
immediately, but only the quantities specified in delivery orders issued. It provided: 
Delivery orders will be issued for vehicles in 100 vehicle 
"lots", as required. Contractor will invoice only for actual 
vehicles stored per vehicle per month against individual 
delivery orders issued. Contractor will receive 30 day 
notice of various deliveries of vehicles, vehicles are 
required to be under cover per SOW para. 1.1 within 
30 days of receipt of delivery order. 
(R4, tab 2 at 2; tr. 2/97, 99, 124, 130) 
The contract contained standard Federal Acquisition Regulation (FAR) clauses 
52.216-21, REQUIREMENTS (OCT 1995) and 52.216-18, ORDERING (OCT 1995). The 
former provided, in part: 
(a) This is a requirements contract for the supplies or 
services specified, and effective for the period stated, in the 
Schedule. The quantities of supplies or services specified 
in the Schedule are estimates only and are not purchased 
by this contract .... 
(b) Delivery or performance shall be made only as 
authorized by orders issued in accordance with the 
Ordering clause. Subject to any limitations in the Order 
Limitations clause or elsewhere in this contract, the 
Contractor shall furnish to the Government all supplies or 
services specified in the Schedule and called for by orders 
issued in accordance with the Ordering clause .... 
The latter provided in part: 
(a) Any supplies and services to be furnished under this 
contract shall be ordered by issuance of delivery orders or 
2 

task orders by the individuals or activities designated in the 
Schedule .... 
The contract also contained FAR 52.212-4, CONTRACT TERMS AND CONDITIONS -
COMMERCIAL ITEMS (OCT 2003), which provided in pertinent part: 
(i) Payment. -- ( 1) Items accepted. Payment shall be 
made for items accepted by the Government that have been 
delivered to the delivery destination set forth in this 
contract. 
(1) Termination for the Government's convenience. 
The Government reserves the right to terminate this 
contract, or any part hereof, for its sole convenience. In 
the event of such termination, the Contractor shall 
immediately stop all work hereunder and shall immediately 
cause any and all of its suppliers and subcontractors to 
cease work. Subject to the terms of this contract, the 
Contractor shall be paid a percentage of the contract 
price reflecting the percentage of the work performed 
prior to the notice of termination, plus reasonable 
charges the Contractor can demonstrate to the 
satisfaction of the Government using its standard 
record keeping system, have resulted from the 
termination. The Contractor shall not be required to 
comply with the cost accounting standards or contract cost 
principles for this purpose. This paragraph does not give 
the Government any right to audit the Contractor's records. 
The Contractor shall not be paid for any work performed 
or costs incurred which reasonably could have been 
avoided. [Emphasis added] 
(R4, tab 4 at 35-36) 
Pursuant to 31 U.S.C. § 3553, 41 U.S.C. § 264 (recodified at 41 U.S.C. § 3307 
(2011)), FAR 52.212-5, CONTRACT TERMS AND CONDITIONS REQUIRED TO 
IMPLEMENT STATUTES OR EXECUTIVE ORDERS -- COMMERCIAL ITEMS (APR 2005), and 
FAR 12.30l(b)(4), SOLICITATION PROVISIONS AND CONTRACT CLAUSES FOR THE 
ACQUISITION OF COMMERCIAL ITEMS (OCT 2005), the contract incorporated by 
reference FAR 52.233-3, PROTEST AFTER AWARD (AUG 1996), which provided: 
3 

(a) Upon receipt of a notice of protest (as defined in 
FAR 33.101) or a determination that a protest is likely (see 
FAR 33.102(d)), the Contracting Officer may, by written 
order to the Contractor, direct the Contractor to stop 
performance of the work called for by this contract. The 
order shall be specifically identified as a stop-work order 
issued under this clause. Upon receipt of the order, the 
Contractor shall immediately comply with its terms and 
take all reasonable steps to minimize the incurrence of 
costs allocable to the work covered by the order during the 
period of work stoppage. Upon receipt of the final 
decision in the protest, the Contracting Officer shall 
either-
(1) Cancel the stop-work order; or 
(2) Terminate the work covered by the order as 
provided in the Default, or the Termination for 
Convenience of the Government, clause of this contract. 
(R4, tab 4 at 37) 
The parties' contract included FAR 52.242-15, STOP-WORK ORDER (AUG 1989) and 
FAR 52.237-3, CONTINUITY OF SERVICES (JAN 1991). The former provided in part: 
(a) The Contracting Officer may, at any time, by 
written order to the Contractor, require the Contractor to 
stop all, or any part, of the work called for by this contract 
for a period of 90 days after the order is delivered to the 
Contractor, and for any further period to which the parties 
may agree .... 
The latter provided in part: 
(a) The Contractor recognizes that the services under 
this contract are vital to the Government and must be 
continued without interruption and that, upon contract 
expiration, a successor, either the Government or another 
contractor, may continue them. The Contractor agrees to 
(1) furnish phase-in training and (2) exercise its best efforts 
and cooperation to effect an orderly and efficient transition 
to a successor. 
(R4, tab 4 at 46) 
4 

SWR was a HUBZone certified small business concern based in Alabama that 
employed 125 people and worked as a logistics support contractor for the Departments 
of the Army, Air Force, Navy, and Veterans Affairs and the Library of Congress. 
SWR previously performed contracts for the storage and maintenance of PO Vs of 
deployed service members at several sites, including Fort Wainwright in Alaska, 
Fort Campbell in Kentucky, and East Range, Schofield Barracks in Hawaii. (App. 
ex. 6, tab 20 at 336; R4, tab 26 at 830; tr. 1/89, 2/112) 
SWR's one-year contract at East Range in 2004, required it to utilize tensioned 
fabric membrane structures made by Sprung Instant Structures, Inc., (Sprung) to store 
POVs because there generally is insufficient "warehouse space" available for lease on the 
Hawaiian island (tr. 1/113, 118-19, 143, 21151; see R4, tab 53). While covered with 
fabric and sometimes called "tents," those engaging in their sale and installation prefer 
the term fabric or instant "structures" because they can be as large as a typical Wal-Mart 
store, and are comprised of large aluminum beams held together by braces, situated on 
base plates, and kept in place by pile-driven, duckbill, earth anchors similar to those 
utilized for telephone poles, the depth and size of which are determined by load 
requirements (tr. 11112-13, 150-51, 3/190; see R4, tab 3at10-12; R4, tab 53; J. McGarry, 
Florida Exposition Services (FES) owner, deposition (dep.) at 81). For the East Range 
contract, SWR executed a 13-page, 12-month lease for five 70-foot by 230-foot fabric 
structures that allowed it to purchase those structures from Sprung upon conclusion of 
that lease with 90% of the rent payments applied to purchase price if all rent payments 
were timely received (R4, tab 53 at 1, 5). This lease required an upfront payment or 
deposit of $4 7 ,460 at the time of order of structures being manufactured and stated 
"[ s ]hould circumstances require Lessee to request that the Lease Agreement be 
terminated prior to shipment of the structures," and Lessor agreed to that request, "a 
charge of $75,767.00 per structure" would apply as a "restocking" fee. Consistent with 
Sprung's practice for both leases and sales, the parties' agreement provided Sprung 
would supply a "technical consultant" on site to assist with assembly and erection, and 
subsequent dismantling, of the fabric structures for a separate fee. (R4, tab 53 at 2-4, 6; 
tr. 1129, 124; dep. at 20) The technical consultant Sprung provided on the East Range 
contract was FES (tr. 1/29, 124; dep. at 20). 
The 
owner ofFES started his business around 1981 under the name "Formal 
Affairs" while working full time for a major defense contractor. Initially, the business 
was a weekend events company renting traditional tents principally for weddings, but 
expanded into doing commercial work such as trade-shows and 
corporate promotional 
events, allowing the owner to work full time for his own company. Because "Formal 
Affairs" sounded like a local firm, the company began trading under the name "Florida 
Exposition Services," even though both it and its owner were located in California. 
(Dep. at 10-13, 16-17) About 1998, after installing a fabric structure and completing a 
corporate event on an athletic field in Montreal following one of that area's worst ice 
storms, Sprung offered to make FES a "technical consultant" and keep it so busy it 
5 

would not be able to handle other events. Since that time, FES primarily has been 
doing assembly and installation services for fabric structures leased or sold by Sprung. 
Essentially, Sprung is the lifeblood of its business; it does no marketing or advertising 
of services to others. As a technical consultant for Sprung dismantling structures used 
for corporate events, FES frequently was offered 
structures for which a purchaser had 
no further use and/or did not wish to remove or store. FES, through its "sweat equity," 
was able to remove unwanted structures and accumulate reusable fabric, aluminum 
beams, and other components from dismantled Sprung structures in its California work 
yards. (Tr. 1/132; dep. at 25, 35, 
37, 41, 189-92) 
On 10 April 2006, SWR's vice-president, Timothy Scott Swindall, arrived in 
Hawaii by plane to attend a post-award meeting with Army personnel and to work 
with Mr. Lee 
King, SWR's regional manager, to perform preparatory work necessary 
for the 0013 Contract. He rented beachfront lodging for one month for $2,000. (App. 
ex. 4, tab 7 at 1216, 1219; tr. 3/188) 
Less than a week after award, on 13 April 2006, Sprung submitted to SWR a 
quote valid for 60 days for a one-year lease of a 70-foot by 235-foot stressed fabric 
membrane structure for $11,317 per month ( app. ex. 17, tab A at 3 ). The same day it 
received the quote, SWR issued a check to FES for $75,000. Nothing on the check 
identifies its purpose. While the check was recorded in the QuickBooks accounting 
system used by SWR, the company's financial records provide no clue as to its 
purpose. (R4, tab 50; tr. 2/74, 76, 81) The owner ofFES testified at his deposition he 
did not wish to compete with Sprung because it was the lifeblood of his business, but 
he believed he had been given a "green light" to work with SWR because Sprung had 
advised during November it was not bidding on the work and would prefer to see 
FES involved, rather than "Aztec," a competing fabric structure manufacturer (dep. 
at 65-69, 74, 191-192). In mid-April, therefore, FES began collecting components of 
the various fabric structures stored in its work yards for shipment to Hawaii for use 
by SWR, apparently unaware Sprung recently had submitted a quote to SWR (dep. 
at 90-91). 
On 17 April 2006, Mr. Swindall and Mr. King attended a "post-award 
conference" with Army contracting personnel at Fort Shafter to achieve a clear and 
mutual understanding of contract requirements, and identify and resolve potential 
problems (R4, tab 52 at 1, 7; tr. 11154-55). During the conference, SWR advised that 
stockpiled concrete was being processed into gravel for the floor of the POV storage 
location (R4, tab 52 at 5). The week before contract award, via 
emails, the Army had 
sent SWR photos taken on a site visit made 23 March 2006; stated its understanding 
that pieces of concrete on-site were to be ground for gravel surface; and asked SWR to 
provide "specifics and timelines" for its proposed site because its proposal did not 
address site specific mobilization. SWR subsequently responded by email that: it had 
negotiated a lease with Pineridge Farms, Inc., (Pineridge Farms) for up to 12 acres of a 
50-acre property at Waianae, Hawaii, that previously was the site of a concrete plant; 
6 

Pineridge Farms would clear areas designated for the lease and recycle stockpiles of 
concrete and rock debris on-site into crushed gravel to "surface" areas leased; the 
necessary equipment and manpower for Pineridge Farms' effort were on site and ready 
for initialization; such action would be initiated on award; and its proposed timeline 
included accelerating debris removal and existing concrete recycling for the surfacing 
of initial storage structures. (R4, tab 26 at 829-30, tab 27 at 825; tr. 1/146-47) During 
a post-award site visit, the Army 
confirmed that "there was a rock crusher and men 
working with bulldozers moving gravel and debris around" the Pineridge Farms site 
(R4, tab 31 at 1). 
On 19 April 2006, Mr. Swindall departed Hawaii by airplane. During his stay, 
according to SWR's QuickBooks software-generated records, in addition to lodging, 
he incurred the following costs: $427.02 for a rental car, $24.45 for gasoline, $78.32 
at an Outback Steakhouse, 
$92.62 at Sack N Save, and $391.28 at Kmart (R4, tab 9 
at 60, tab 11at12-21; tr. 1/201-02, 208). 
The same date, 19 April 2006, FES cashed SWR's $75,000 check dated 
13 April 2006. The next day, FES obtained a cashier's check for $75,000 to be paid to 
the order of Classic Tents, which had just acquired Aztec Tents, another manufacturer. 
The owner of FES testified at his deposition that the cashier's check was a deposit for 
three easier to install 40 foot by 1000 foot fabric structures FES was purchasing from 
Aztec for $474,000. While FES's owner did not know anyone else who ever had used 
40 foot by 1000 foot structures, the unusual dimensions were chosen to facilitate easy 
removal of POVs. FES figured a parking space was about 10 feet by 20 feet and such 
a structure would allow the POVs to be parked "nose-to-nose," two deep for a distance 
of 1000 feet, thereby avoiding any need for a covered driveway to remove vehicles 
and the movement by SWR of numerous vehicles (some with dead batteries and flat 
tires) in order to return a vehicle to a returning service member. (R4, tabs 50, 51; 
tr. 11117, 146; dep. at 28-29, 80-82, 171, 277; see R4, tab 3 at 10-12; tr. 11221) 
On 20 and 22 April 2006, Phoenix-PDQ, a drayage company specializing in 
transport to seaport for further shipping, sent empty flatracks to FES in Victorville, 
California. Because it is too difficult to place aluminum beams in "containers," FES 
loaded them onto flatracks (comparable to a flatbed) for transport to Los Angeles 
Harbor and across the Pacific Ocean to Hawaii. Loading of the flatracks took several 
hours and the flatracks then returned to the Harbor. Similarly, on 20 and 21 April 
2006, at the cost ofFES, Phoenix-PDQ shipped drayage from Aztec Tents of 
Torrance, California (the three new 1,000 foot long fabric structures) to the Harbor. 
(Tr. 11147-49; dep. at 87, 90-93; dep. ex. 5 at 2-4) 
After receiving a debriefing from the Army, The Pasha Group (Pasha) filed a 
protest (B-298230) with the General Accountability Office (GAO) of the Army's 
award of the POV contract to SWR. Pasha challenged SWR's technical proposal and 
past performance evaluation, contended the Army engaged in improper discussions 
7 

with SWR, and suggested the leased property proposed by SWR was not suitable and 
could not be made suitable in time to perform. (R4, tab 29 at 4, tab 31 at 1, tab 57) 
As a result of the protest, the Army's CO, Geralyn M. Ambrosio, issued a "Stop 
Work" order directing SWR as follows: 
[T]he Contractor is hereby directed to stop work under 
this contract effective 27 April 2006. Suspend all further 
shipment of equipment, installation and training of 
personnel. It is anticipated that the [l]ength of this stop 
work will be for a period of approximately 30 days, 
however actual stop work time may be shorter or longer. 
(R4, tab 5 at 1, 3; tr. 21138-40, 142) While 33 U.S.C. § 3553(d)(3)(C) allows 
performance of a contract to continue after agency notice of a protest ifthe head of the 
procuring activity makes a "written finding" that performance is in the best interests of 
the United States or urgent and compelling circumstances significantly affecting 
interests of the United States will not permit waiting for a decision upon the protest, no 
such finding was ever considered or sought by the Army here (tr. 3/50). 1 
SWR told FES a stop work order was issued because "there was a battle going 
on between SWR and Pasha" over the contract, it thought the order would be removed, 
and it intended to bid on any bridge contract solicited during pendency of the protest. 
FES advised SWR the firms should not stop work, but "keep going." (Dep. at 95, 101, 
111) SWR agreed it was best not to halt efforts to ship fabric structures because SWR 
needed to "stay positioned" to perform the work and be ready to compete in whatever 
contract action Fort Shafter might take based on the protest (tr. 11238, 240-41). 
During May 2006, FES did not abide by the CO's stop work order but kept "going." It 
obtained bills of lading from Matson Navigation to ship to Hawaii the fabric structures 
that had been transported to the Los Angeles Harbor. (R4, tab 9 at 31-33; dep. ex. 4 
at 1-3) FES's owner testified during his deposition that it takes about 3 or 4 days for 
cargo shipment to arrive in Hawaii once it has departed Los Angeles Harbor (dep. 
at 91). According to bills that FES received from Matson's agent for "detention" at 
the port in Hawaii, the FES cargo arrived in Hawaii on 8, 9, 10, 19, 23 and 26 May 
2006 (R4, tab 9 at 41-50). 
In late May 2006, SWR prepared an affidavit in response to the GAO protest 
stating that the allegation it does not have a site and structures ready and available to 
perform is unfounded. SWR explained the "site will require some minor grading and 
1 The CO stated in her stop work order that the order was issued pursuant to 
FAR "52.212-13," a provision that did not exist in the FAR at the time of her 
order. 60 Fed. Reg. 48231. As discussed, however, both SWR and FES were 
fully aware her order was issued due to Pasha's filing of a bid protest. 
8 

other excavation work which was underway prior to the stay"; it "expect[ s] the site can 
be made ready within seven (7) to ten ( 10) days"; and site perimeter fencing "can be 
accomplished 
within a matter of days." SWR added: 
(R4, tab 57) 
SWR has obtained structures manufactured by 
Sprung. 
We have used these structures on similar POV storage 
contracts in the past. We have an agreement with an 
experienced contractor who will erect, install, and 
dismantle the Sprung structures. Upon notice of award, we 
initiated the delivery order of the structures necessary to 
perform under the contract. These structures are now in 
port in Hawaii waiting to be delivered to the contract site 
for erection. 
Due to the pending protest and imminent expiration of the existing POV storage 
contract, on 25 May 2006, the Army entered into a sole-source "Bridge Contract," 
No. W912CN-06-P-0365, with SWR providing 
for storage services for an estimated 
800 vehicles for a period of three months. The unit price for warehouse storage, 
$950.83, was the same as for the 0013 Contract. (R4, tabs 31, 56, 58 at 1, 3, 18, 20, 
52; see R4, tab 4 at 16; tr. 1/211-12, 263, 21161) 
SWR obtained an alternate location to perform the Bridge Contract (R4, tab 31 
at 1). It decided the three "Fast Tents" FES acquired from Aztec could be installed the 
quickest and would cover the required number of PO Vs (tr. 11172, 189, 220-21, 242; 
dep. at 265). FES, "already having the structures from the Original Contract in 
Hawaii, leased a portion of the structures for use in the Bridge Contract to SWR for 
$30,000 a month" and installed the three structures at the Barbers Point site (R4, 
tab 101at2 (April 2012 Swindall affidavit); tr. 11279-80, 2/30-31; see tr. 1/172, 178). 
On 1 June 2006, FES issued SWR an invoice in the amount of $30,000 and on 20 July 
2006 SWR issued FES a check for $30,000 (R4, tabs 59, 68; dep. ex. 8 
at 1). During 
June 2006, Aztec 
billed FES for the three 40-foot by 1000-foot Fast Tents and FES 
annotated Aztec's bill as incorrectly stating the purchase price as $632,000 when the 
price was $474,000 (R4, tab 62; dep. at 171). 
After a GAO conference by telephone concerning the protest, the Army agreed 
to take corrective action regarding the POV storage contract 
award. The protest record 
indicated the Army had continued communicating with SWR. The CO acknowledged 
such communications had occurred, but said they were unilateral from SWR and she 
did not rely on them in making her source selection decision. Her statement, however, 
was undercut when she admitted that her supervisor directed her, after Army receipt of 
proposals, to secure assurances of timely performance from SWR and the supervisor 
did not approve the Post-Negotiation memorandum until such assurances had been 
9 

received. (R4, tab 29 at 4) Another concern was that SWR's technical evaluation was 
based on a minimum order quantity, which was much less than the stated monthly 
requirement in the Performance Work Statement, raising concern that offerors were 
not all held to the same performance standard. The CO was not able to dispel this 
concern during the conference. (Id.) 
On 3 July 2006, the Army issued Modification No. P00002 to the 0013 
Contract terminating that contract in its entirety for the convenience of the government 
effective 1July2006. The Army informed SWR that the contract administration 
office would identify the CO who will be in charge of the settlement of this 
termination. (R4, tab 6 at 1, 9; tr. 2/144) 
By invoice dated 1 July 2006, FES again billed SWR $30,000 and SWR issued 
FES a $30,000 check dated 20 September 2006 (R4, tab 64; dep. ex. 7 at 3). On 
14 July 2006, the Army solicited a second bridge contract for storage of 2,000 vehicles 
from 20 July 2006 to 31 August 2006, which was awarded to Pasha on 18 July 2006 
(R4, tab 65 at 3, tabs 66, 67). 
On 14 August 2006, SWR submitted an invoice to the Army under 
CLIN AA (property lease) for the 0013 Contract in the amount of $157,897.30 
(monthly unit price prorated to 22 days (6 to 27 April)). The same day, CO Ambrosio 
advised SWR its invoice would be handled 
as part of the Termination for Convenience 
Settlement claim. (R4, tab 8) 
During the Bridge Contract, SWR's focus was to ensure it was in a position to 
compete for, and receive, award of the re-solicited POV storage contract (tr. 1/172, 
2/32). The Army subsequently extended SWR's Bridge Contract from three to nine 
months, i.e., until 28 February 2007, allowing SWR to invoice 
the Army for over 
$1 million (gov't ex. 1at1-21; tr. 1/221). By invoice dated 1August2006, FES once 
again billed SWR for $30,000 and did so every month for the next six, but the record 
does not reflect the number of FES invoices actually paid by SWR (R4, tabs 83, 84; 
dep. at 62-63, 260, dep. ex. 8 at 3-9, dep. ex. 13 at 53; see R4, tab 100). 
During fall of 2006, FES began selling some of the fabric structures shipped 
from its yard to Hawaii. On 13 September, FES sold two 70-foot by 250-foot structures 
to Sprung for $183,000. Five days later, on 18 September, FES additionally sold two 
70-foot by 220-foot structures to Sprung for $162,000. FES retained all proceeds from 
the sales ofthese structures. (Dep. at 146-60, 184-85, dep. ex. 10 at 1-2, dep. ex. 13 
at 19-20) 
By "Bill" dated 2 November 2006, Pineridge Farms, owner of the site where 
the terminated contract was to be performed, sought payment of the following: 
10 

1. LETT INC. - Engineer fees to draft plans and to 
assemble permit applications for solid waste permit, 
grading permit, NPDES permit, fence permit and electrical 
permit $5[,1000.00 
2. Charges for equipment and 
labor to grade and grub 
10 acres, relocate containers and equipment, remove and 
level stockpiles $10,000.00 
(R4, tab 9 at 58) Pineridge Farms, therefore, sought a total payment of $15,000 (id.). 
As part of his preparation of a termination for convenience claim, on 
16 December 2006, Mr. Swindall sent FES an email stating he needed two separate 
invoices from FES - one for $6 million per a discussion on 10 November 2005 with 
SWR owning the structures and one for $6 million with a credit for FES retaining the 
structures ( dep. ex. 13 at 98). Shortly thereafter, FES sent SWR an invoice dated 
21 December 2006 for $6 million for the "purchase of 379,000 sq. ft. of clear span 
membrane structure" and another dated 21 December 2006 for the identical purchase 
with the option of FES crediting to SWR $2 million for a '"Buy Back' option" (dep. 
at 132, dep. ex. 13 at 100-01). 
In early 2007, the CO re-solicited proposals to perform POV storage services at 
Fort Shafter. During February 2007, the Army notified SWR it was not successful in 
obtaining the contract and SWR filed a protest with GAO of the award to Pasha. The 
Army sought to extend SWR's Bridge Contract as a result of the protest, but SWR 
insisted upon higher prices, which the CO was not sure were reasonable. The CO 
subsequently entered into a bridge contract with Pasha and, on the next to last day of 
the month, the Army began transferring POVs SWR was storing to Pasha. At about 
the same time, SWR notified the Army that: it purchased fabric structures from FES 
for $6 million to perform the POV contract; it has no use or buyer for the structures; 
the seller will repurchase the structures only at a deep discount; the CO has indicated 
the Army is not interested in the structures; SWR had planned to utilize some of the 
structures if it was re-awarded the contract, which would have mitigated costs, but 
SWR did not receive the award; and SWR was now soliciting Army input on how best 
to handle this matter. (R4, tabs 87, 88, 89, 91, 94; tr. 1/263; dep. at 171, 186-187) 
On 14 March 2007, GAO denied SWR's protest as "academic" because the 
Army was taking "corrective action" (R4, tab 38 at 12, tab 85; tr. 11179-80). About 
two weeks later, FES sold the "beams" for the 
three Fast tents, which had been 
manufactured by Aztec about a year earlier and used on the Bridge Contract, to 
Classic, the company that had acquired Aztec when the tents were being made, for 
$195,000, or less than half the structures' purchase price. FES shipped component 
pieces and parts left over from the sale of the beams back to its yards in California. 
The agreement of sale stated the tents are being sold "used" and "as is," all payments 
11 

are to be made to FES, Classic and "FES" will arbitrate any disputes that arise with 
respect to 
the sale, and the signatories to the agreement are Classic and "FES." No 
mention or reference is made in the agreement to SWR. (R4, tab 78; dep. at 29-32, 
171, 186-187) Three months later, by letter dated 29 June 2007, S WR sent to the 
Army a Termination for Convenience settlement proposal and completed Standard 
Form (SF) 1435 that had been furnished to SWR with the modification terminating the 
contract. SWR stated it was a small business, had never previously prepared such a 
proposal, and had not received a response from the Army to its February letter seeking 
"input" with respect to handling fabric structures "purchased." SWR added the 
majority of its costs arise from the purchase price and transportation for the structures, 
less the salvage value determined by an appraisal it had procured. In its proposal, 
SWRsought: 
1. Site preparation costs for Pineridge Farms of$15,000; 
2. Personnel costs of $3,588.64 for Mr. King's salary; 
3. Travel expenses for Mr. Swindall of $3,123.60; 
4. First month "property lease" 
CLIN AA cost of$215,314.63; 
5. Structure transportation costs of $12,383.91 for Phoenix-PDQ, $96,522.61 
for Matson Navigation, and $7,387.48 for Royal 
Hawaiian shipping to 
Barber's Point; 
6. Storage costs of $48,697.30 for Barber's Point and $65,620 for the port in 
Hawaii; 
7. Legal expenses of $5,893.35 for Albrittons, Clifton and $7,270 for Smith, 
Currie & Hancock, LLP; 
8. General and Administrative (G&A) expense and profit calculated as a 
percentage markup; and 
9. Used structure purchase costs of $6 million (less $750,000 fair market value 
appraisal of used structures by the President of Aztec tents). 
The total sought on the SF 1435 was $6,703,740.78. (R4, tab 9 at 1, 4, 5, 11, 12, 19, 
21; tr. 11194, 2/184) 
By letter dated 11 September 2007, Army Termination CO (TCO) 
Adrian Ledoux, Jr., advised SWR he had reviewed the 29 June 2007 settlement 
proposal but required sufficient supporting information and answers to various 
questions before he could negotiate a settlement. As a threshold matter, he stated that 
the termination settlement is limited to costs incurred through termination of the base 
period and thus cost of the structures should be limited to one year of the structure's 
useful life. He asked why the fair market value appraisal was so much less than the 
purchase price claimed and requested a copy of the paperwork related to the asserted 
purchase. With respect to the transportation and storage costs, he noted that most 
appeared to have been incurred after issuance of the CO' s stop work order and others 
appeared to be incurred for the Bridge Contract. He wanted to know why SWR was 
seeking costs incurred by another firm. He explained that the payment of a CLIN for a 
12 

month was not possible because the Army never issued any delivery orders and no 
work was performed under the contract. He urged SWR to respond to his questions 
and supply requested information because almost all of SWR's proposed settlement 
amount currently appeared unacceptable. TCO Ledoux recognized that SWR did not 
have to submit an SF 1435 used with long form convenience termination clauses 
because SWR had a "commercial items" contract. He believed, however, that SWR 
would receive no monies under the short form commercial items clause and he simply 
was attempting to arrive at a fair settlement. (R4, tab 10; tr. 11194, 21146, 148, 179, 
182-84, 188, 190, 213-14) 
In March of 2008, shortly after TCO Ledoux left Hawaii for a new job in 
Europe, SWR responded to his September 2007 letter. SWR acknowledged that the 
rule is expenses are limited to the initial performance period, but asserted that it fell 
within an "exception" to the rule because the Army improperly made award and thus 
"breached" the contract. SWR added that a substantial capital investment had to be 
made to perform the contract, bidders cannot "unbalance" their bids in reflecting such 
a cost, exercise of the options therefore was reasonably certain, and the contract price 
for purposes of a convenience termination proposal should be base year plus all option 
years. SWR stated, without explanation, that the useful life of the structures has no 
bearing on costs incurred and that it had no paperwork regarding its claimed 2006 
purchase of used structures for $6 million, other than a "November 2005" FES "quote" 
stating on its face that the quote was valid only for "10 days." With respect to other 
claimed costs, SWR attached additional documentation. (R4, tab 11; tr. 2/191, 202; 
see R4, tab 10) 
By letter dated 13 November 2008, after receiving no response from a TCO to 
its March 2008 letter, SWR advised the Army that the parties had reached an impasse 
in their negotiations and it desired a CO's final decision on its proposal (R4, tab 17 
at 8). On 24 November 2008, SWR advised it wished to meet and resolve the matter 
before year 
end and submitted a revised SF 1435 significantly reducing its claim (R4, 
tab 12). SWR explained that it "was able to sell some of the buildings" for $415,000 
and FES now was willing to "re-purchase the remaining inventory" for $2, 792,500, 
leaving a "balance due" of $2, 792,500. SWR therefore had reduced "other costs" 
claimed from $6,252,323.54 
to $3,044,823.54. (R4, tab 17 at 8; compare R4, tab 9 
at 3 with R4, tab 12 at 3) On 13 January 2009, after receiving no response from a 
TCO to its March or November 2008 letters, SWR filed a 
notice of appeal with this 
Board (R4, tab 17 at 3). The same day, TCO (and Division Chief) Sandra Kim 
advised SWR that: it had been using an incorrect 
email address for her until 7 January 
2009; she was the newly 
assigned TCO; and she had forwarded SWR's claim to the 
Defense Contract Audit Agency (DCAA) for performance of an audit. She desired an 
audit because she believed she could not act on the proposal with the information 
supplied. (R4, tab 16 at 1, tab 18; tr. 317, 9) Ten days later, on 23 January 2009, 
DCAA advised SWR that the revised SF 1435 did not contain any adjustments to 
G&A and profit based upon the reduction of other costs claimed and requested S WR 
13 

to certify the revised form (R4, tab 19 at 1, tab 20 at 1). In mid-February 2009, SWR 
made the necessary adjustments 
to the revised SF 1435, furnished the necessary 
certification and moved to stay its appeal before this Board (R4, tabs 21, 22; tr. 3/10). 
On 1 July 2009, SWR filed for bankruptcy reorganization pursuant to 
Chapter 11. By order dated 6 August 2009, the bankruptcy court approved 
employment of SWR's counsel as special counsel to pursue its appeal pending before 
this Board. (R4, tab 32 at 1, tab 38 at 13) FES subsequently filed a proof of claim 
with the bankruptcy court stating SWR owed it "$2,792,500.00" for "contract default" 
and it "started [its] performance under this contract [with SWR] in March 2006, by 
shipping the structural components from California to Hawaii by ocean freight" (R4, 
tab 35) (emphasis added). 
DCAA issued its audit report on 9 June 2010. The report found SWR's claim was 
not an acceptable basis for negotiating a fair and reasonable price because, among other 
things, the firm's "books and records do not contain verifiable evidence of the $6 million 
building purchase price [FES claimed] or evidence of the selling and buy-back credits" 
FES asserted. DCAA explained: 
SWR's books and records do not reflect any 
accounting entry for the claimed $6,000,000 buildings 
expense. We obtained the contractor's financial statements 
for FY 2005 and FY 2006. We did not see the $6,000,000 
building recorded as an asset, in accounts payable or on its 
2005 & 2006 tax returns. The contractor did not record the 
$6,000,000, either as a period expense during FY 2005 or 
FY 2006 or as a capital expense to be depreciated over the 
useful life of the asset(s). Thus, the entire amount. .. is 
questioned due to the lack of verifiable evidence. 
(R4, tab 99 at 6) DCAA noted that, while SWR had asserted the structure purchase 
price did not appear in its records because it operates on a cash basis, its accounting 
system is, in fact, on an accrual basis and only its tax returns are filed on a cash basis. 
DCAA added it did not see the $6 million structures recorded as an asset, in accounts 
payable or on the firm's 2005 and 2006 cash basis tax returns, or any entries for either 
of the credits claimed. (Id. at 1-2, 6-7) 
DCAA also raised issues with most other costs claimed. DCAA questioned the 
structure transportation and port storage costs claimed because SWR's pre-award 
proposal indicated transportation 
and installation were being provided by FES2 and 
2 In its 21February2006 revised proposal submitted to the CO, SWR stated: "Sprung 
Structures will be installed for vehicle housing" and FES will "provide, install 
and dismantle proposed structures." SWR stated further that it was "procuring 
14 

invoices for transportation and port storage costs indicated they had been incurred by 
FES, rather than SWR. DCAA questioned the storage charges at "Barber's Point" 
because that land was being used for the Bridge Contract performed by SWR and it 
was presented no invoices for such costs. DCAA questioned the Pineridge Farms site 
costs because it could not establish that the services billed occurred prior to 
termination and because it received no proof of payment from SWR. DCAA 
questioned travel expenses incurred by Mr. Swindall and wages paid to Mr. King 
because SWR could not demonstrate (and DCAA could not verify) those costs were, in 
fact, associated with the 0013 Contract. It questioned $215,315 claimed under CLIN 
AA because SWR had corroborated no vehicles were stored under the 0013 Contract. 
DCAA questioned $5,893 of the $13,163 claimed in attorney fee settlement expenses 
based on lack of invoices for those charges. Because it took exception to all base costs 
claimed, DCAA additionally questioned G&A and profit claimed. (R4, tab 99 at 8-13, 
15-16) 
While the DCAA audit was being completed, proceedings in SWR's Board 
appeal resumed and, on 19 April 2012, SWR filed an amended complaint removing 
from its $3,905,742.12 claim amounts that discovery and additional factual 
investigation had shown were incorrectly sought. According to SWR, "shipping costs 
in the amount of $116,294 were incorrectly charged" and the government should 
receive "a credit in the amount of $270,000 for a portion of tent structures used in 
another contract." The new sum sought was $3,519,448.12. Essentially, SWR 
eliminated its claim for fabric structure transportation and credited its monthly $30,000 
due to FES under the Bridge Contract against the sum it claimed was due and owing 
FES for the purchase of the structures. In support of its amended complaint, SWR 
submitted an affidavit from Mr. Swindall stating: 
15. The performance of the Bridge Contract 
required similar structures to those that were to be used in 
the Original Contract. 
16. [FES], already having the structures from the 
Original Contract in Hawaii, leased a portion of the 
structures for use in the Bridge Contract to SWR for 
$30,000 a month. 
17. SWR paid [FES] $30,000 a month from June 
2006 to February 2007 for use of the structures on the 
Bridge Contract. 
(Amended compl., affidavit of Timothy Swindall at 2-3) 
these structures at below normal market value" but did not expressly state either 
the "method" or "cost" of such procurement. (R4, tab 3 at 9) 
15 

During November of 2012, the Board held a three-day trial in this appeal where 
Mr. Swindall testified that in 2006 SWR had "purchased" used fabric structures from 
FES, plus three new Fast Tents that FES acquired from Aztec, for $6 million. While 
he had submitted an affidavit to the Board six months earlier stating that SWR leased a 
portion of the structures for use on the Bridge Contract for $30,000 a month, at trial, 
he stated the affidavit was a mistake and he did not lease any of the tents from FES for 
the Bridge Contract. In response to questioning, Mr. Swindall acknowledged SWR 
did not have a written purchase agreement with FES, any document reflecting SWR's 
scope of understanding with FES regarding the purchase, or bank statements or other 
financial records indicating SWR paid FES $6 million or any other sum for purchase 
ofthe fabric structures. (Tr. 1/230, 237, 251, 256, 275, 2/40, 56-57) 
The owner of FES who purportedly entered into the purchase agreement with 
SWR was not subpoenaed to testify at trial. The parties stipulated to admission of his 
deposition testimony because he apparently was in Haiti. While he was able to testify 
readily at his deposition about some matters, he had difficulty recalling others. For 
example, he did not remember being told SWR had obtained the POV storage contract 
and, while he thought he was owed money, he did not remember how much money he 
had received from SWR. He testified that he "does not remember a lot of the stuff," 
"tend[s] to get 
confused," and "gets 
stuff screwed up." He explained he has had a 
problem the last couple of years with his driving skills and remembering, and had a 
brain scan. (Dep. at 57-60, 63, 75, 84; tr. 2/8-16) He added: 
My wife had me going for -- she, you know, they think it's 
Alzheimer's is what she's saying, but she's a nurse. So 
anyway, they came back and said I no longer have the 
equivalent to a college graduate, whatever that means, you 
know? So but I tend to get the time lines, numbers -- I'm 
not real good with the --
I remember the '60s and the '70s. I don't remember 
the '80s and the '90s kind of thing. And if you'd tell me 
'89, I've got to write it on the paper, so I don't know if 
we're talking about '98. And I try really hard .... 
... It'sjust embarrassing, you know .... 
.. .Ijust don't know. Very simple things that I 
should remember but I don't. 
16 

(Dep. at 59) When questioned during his deposition about the proof of claim form 
filed by FES with the bankruptcy court, he stated he did not know the month that 
FES's contract with SWR alleged in the claim form arose (dep. at 222-24). He also 
testified he did not recall there being any requirement of a "deposit" for FES's claimed 
contract or any contract payment term, other than FES was to receive $6 million 
sometime in the following three years (dep. at 70-71, 75). 
Dorothy Elaine Doherty, who was the DCAA auditor who reviewed the audit 
report before issuance, a Certified Public Accountant, and 24-year DCAA employee, 
also testified at trial. She explained that DCAA's job is to crunch numbers - follow 
the costs claimed through accounting records and determine if costs are valid under the 
circumstances. She noted that, if a contractor buys a piece of equipment or incurs a 
debt, DCAA expects that to be recorded somewhere in the accounting records. She 
said DCAA looks for: an invoice; purchase order; some kind of financing agreement; 
an accounts payable; a signed note for the sum; a contract; something recorded; 
something indicating the contractor recognizes a liability it has to pay. It expects some 
kind of record of that transaction. Here, however, DCAA was unable to find anything 
in SWR's accounting entries justifying the structure cost claimed. In sum, DCAA did 
not find any proof of a $6 million purchase by SWR of structures from FES in SWR's 
books and records. She explained: 
[T]he way accounting works is you -- you buy something 
and you pay for it. You pay for it either with cash, or with 
a note, or with a -- a receivable, or ... a payable .... I tell 
somebody I want to buy that machine. I usually give them 
a purchase order to say I want to purchase this from you. 
You know, they give me back an invoice and they deliver 
that, whatever it is, that machine. They deliver that 
machine and it comes with an invoice. I take that machine 
and I either expense it in this period, this year, depending 
on the value, or I say, okay, this becomes an asset, or this 
is something I can only use on this contract and then it 
becomes a direct contract cost. 
While SWR provided DCAA with its general ledger, profit and loss statement, and tax 
records, DCCA did not 
find the contractor had recorded a $6 million fabric structure 
purchase as a period expense during fiscal year (FY) 2005 or FY 2006, or as a capital 
expense to be depreciated over the useful lives of the assets. She said that a capital 
expense would be a building, large piece of machinery, or something that lasts for 
longer than a year and thus should be depreciated over the useful life of that asset. She 
emphasized that SWR's records reflected "no asset entry, no note payable, no accounts 
payable, no anything." She added that, while SWR's tax returns were filed on a cash 
basis, meaning a cost is recorded in the year in which it is incurred or paid, SWR's 
accounting records were on an accrual basis in accordance with Generally Accepted 
17 

Accounting Principles, which require accounting for costs in books and records that 
may be incurred in one period even though the cost extends into another period. DCAA 
found SWR's books and records to be on an accrual basis because they had a line item 
for "accounts receivable discount," which one does not have in a "cash-basis" financial 
statement, and the Quick.Books profit and 
loss statement entries reflected they were on 
an accrual basis. (Tr. 3/91-92, 94, 122, 124, 127-29, 131-36, 183-84) 
During her testimony, the auditor noted that DCAA generally does not receive 
audit requests under FAR Part 12, received SWR's claim on an SF 1435 identified in 
FAR Part 49, and assumed it was auditing under Part 49. The agency's conclusions 
discussed in the report, however, would not change if it audited under FAR Part 12 
because they simply were that SWR's records do not reflect any proof of purchase of 
fabric structures for $6 million or some other sum. (Tr. 3/103, 107-08, 120, 127) 
At trial, CO Ambrosio testified that her 6 April 2006 letter advising SWR of 
contract award was a "standard letter," not a delivery order (which is issued on an 
SF 1449 and states "delivery order/task order"). She explained the standard letter 
simply informs a contractor it has obtained award, and as expressly set forth in the 
letter, the contractor "may commence performance as required by the contract's 
provisions." CO Ambrosio emphasized that SWR's contract with the Army was a 
requirements contract -- when the Army had a requirement for services, it would issue 
a delivery order for those services obligating necessary funds and informing the 
contractor of both the services needed (by CLIN) and the service delivery period. She 
added, pursuant to the contract, SWR had 30 days from issuance of a delivery order to 
place the quantity of PO Vs for which services were ordered "under roof' and the 
Army did not issue a delivery order to SWR under the 0013 Contract. (Tr. 2/96-97, 
99, 100, 110, 122-24, 137-38, 164-65; R4, tab 4 at 1) 
With respect to the $15,000 cost claimed for Pineridge Farms, Mr. Swindall 
further testified during trial that SWR had a graduated property lease with Pineridge 
Farms, which would allow it "out of the lease" based on the payment of specified sums 
if for some reason the POV storage contract did not "go full term." SWR thus could 
"opt out" of the lease shortly after award of the 0013 Contract upon payment of 
$35,000. SWR discussed its situation, i.e., submission of a bid protest and contract 
termination for convenience, with Pineridge Farms and that firm was sympathetic with 
SWR's plight. It agreed to let SWR "opt out" of the lease for payment of the $15,000 
in expenses it incurred with respect to engineering fees and for clearing and grading 
the property for the lease, rather than the $35,000 SWR believed Pineridge Farms was 
owed for early termination of the property lease. (Tr. 11194-95; R4, tab 9 at 58) 
With 
respect to the wages claimed for Mr. King, Mr. Swindall identified at trial 
check numbers and pay stubs showing SWR paid Mr. King $1,786.24 for each of two 
pay periods - 1 April 2006 through 15 April 2006 and 16 April 2006 through 30 April 
2006. Mr. Swindall testified Mr. King 
was in Hawaii working full time for SWR 
18 

recruiting, interviewing potential employees, helping with site preparation, and 
arranging for acquisition of items needed to bring SWR to a fully operational state, 
such as portable toilets for the site. (Tr. 1/94-95, 197-98, 3/175; app. ex. 4, tab 6 
at 1214-15) 
With respect to calculation of overhead for SWR, Mr. Swindall and his sister-in-law, 
who worked for SWR, both testified that SWR used QuickBooks software to record 
payments received and made. They indicated the recorded information was used 
subsequently to generate profit and loss (P&L) statements for SWR. SWR used its 
QuickBooks records and P&L prepared internally to calculate its overhead rate for 2006 
as 11.8%. (R4, tab 22 at 7-13; tr. 1/207-08, 2/74-75, 77, 87-88) 
At trial, attorney billing records for both law firms employed by SWR were 
admitted into evidence establishing the number of hours and charges claimed here as 
attorney fees (app. ex. 10; tr. 11205-06). In addition, a copy of SWR's 2006 Federal 
tax return was admitted. The return reflected SWR's expenses for items, such as 
vehicles, but not any purchase of fabric structures for $6 million or any other sum. 
(App. ex. 6, tab 22) 
Legal Framework 
I. Convenience Terminations 
What is commonly referred to as a government "Termination for 
Convenience" - the government, under certain circumstances, ending a contract 
and settling with the contractor for part performance - dates from the Civil War. 
Recognizing that the continuation of contracts that rapid changes of war, or war's end, 
made useless or senseless was not in the public interest, the military commenced 
terminating contracts and settling with a contractor. Use of this termination concept 
generally enabled the government to stop or curtail the contract performance without 
involving itself in a contract "breach" that would make it liable for a contractor's 
anticipated profits. Krygoski Constr. Co. v. United States, 94 F.3d 1537, 1540-41 
(Fed. Cir. 1996), cert. denied, 520 U.S. 1210 (1997); Torncello v. United States, 
681 F.2d 756, 759, 764 (Ct. Cl. 1982); G.L. Christian & Assocs. v. United States, 
312 F.2d 418, 426 (Ct. Cl.), ajj"d on recon., 320 F.2d 345, 348, cert. denied, 375 U.S. 
954 (1963); see United States v. Corliss Steam-Engine Co., 91 U.S. 321 (1875) (Navy 
authorized to settle with contractor upon compensation to be paid for the partial 
performance of contract); United States v. Speed, 75 U.S. 77, 82 (1868) (Rule 
No. 1179 in 1863 Army Regulations stated contracts "shall expressly provide for 
their termination at such time as the Commissary-General may direct"). 
During World War I, the military again relied on a termination clause set forth 
in its contracts to end the contracts after partial performance. For example, one clause 
used by the War Department provided: 
19 
" ., 

Termination. -- This contract being necessitated by 
a state of war now existing, it is desirable and expedient 
that provision be made for its cancellation upon fair 
and equitable terms in the event of the termination or 
limitation of the war, or if in anticipation thereof or 
because of changes in methods of warfare the Chief of 
Ordnance should be of the opinion that the completion of 
this contract has become unnecessary. It is therefore 
provided that any time, and from time to time, during the 
currency of this contract, the Chief of Ordnance may for 
any of the causes above stated notify the contractor that 
any part or parts of the articles then remaining undelivered 
shall not be manufactured or delivered. 
In the event of such complete or partial termination 
the United States shall inspect all completed articles then 
on hand and such as may be completed within thirty (30) 
days after such notice, and shall pay to the contractor the 
price herein fixed for all articles accepted by and 
delivered to the United States. The United States shall 
also pay to the contractor the cost of the materials and 
component parts purchased by the contractor for the 
performance of this contract and then on hand in an 
amount not exceeding the requirements for the completion 
of this contract provided they comply with the 
specifications, and also all costs shown by the contractor 
to have been theretofore necessarily incurred in the 
performance of this contract and remaining unpaid; 
and the United States shall also protect the contractor on 
all obligations incurred necessarily and solely for the 
performance of this contract of which the contractor 
can not be otherwise relieved. To the above may be 
added such sums as the Chief of Ordnance may deem 
necessary to fairly and justly compensate the 
contractor for work, labor, and service rendered under 
this contract. 
The Davis Sewing Machine Co. v. United States, 60 Ct. Cl. 201, 203 (1925), ajf'd, 
273 U.S. 324 (1927) (emphasis added). The military, however, also relied on 
legislation enacted by Congress to halt performance of contracts. The Urgent 
Deficiency Appropriation Act, Pub. L. No. 65-23, 40 Stat. 182 ( 1917), authorized 
suspension or cancellation of any existing or future contract for the building, 
production, or purchase of ships or material where the government paid "just 
compensation therefor." 40 Stat. 182, 183; see Russell Motor Car Co. v. United 
20 

States, 261 U.S. 514 (1923); Torncello, 681 F.2d at 765. The Supreme Court held that, 
in "fixing just compensation," the value of the contract at the time of its cancellation 
must be considered, not monies the contract would have produced by way of profit if it 
had been fully performed, and thus anticipated profits were not due a contractor. 
Russell Motor Car, 261 U.S. at 523-24; see College Point Boat Corp. v. United States, 
267 U.S. 12 (1925) (prospective profits are not recoverable against the government 
where it exercised statutory cancellation right). Similarly, after 1919, the military 
relied on the Dent Act, Pub. L. No. 65-322, 40 Stat. 1272 (1919), authorizing the War 
Secretary "to adjust, pay, or discharge any agreement, express or implied, upon a fair 
and equitable basis that has been entered into ... during the present emergency" if such 
agreement has been performed in whole or in part: 
Provided, That in no case shall any award .. .include 
prospective or possible profits on any part of the contract 
beyond the goods and supplies delivered to and accepted 
by the United States and a reasonable remuneration for 
expenditures and obligations or liabilities necessarily 
incurred in performing or preparing to perform [the] 
contract or order .... 
40 Stat. 1272. 
During the early days of World War II, both the War and Navy Departments 
were using clauses in many of their contracts providing for convenience terminations, 
and issuing regulations dealing with those provisions. G.L. Christian & Assocs. v. 
United States, 320 F.2d 345, 348 (Ct. Cl. 1963). Congress subsequently enacted the 
Contract Settlement Act of 1944, Pub. L. No. 78-395, 58 Stat. 649, establishing 
uniform legislative standards and procedures for termination of war contracts for the 
government's convenience. G.L. Christian, 320 F.2d at 348; see Torncello, 681 F.2d 
at 765. This Act stated: 
(b) Each contracting agency shall establish methods 
and standards, suitable to the conditions of various war 
contractors, for determining fair compensation for the 
termination of war contracts on the basis of actual, 
standard, average, or estimated costs, or of a percentage of 
the contract price based on the estimated percentage of 
completion of work under the terminated contract, or on 
any other equitable basis, as it deems appropriate. 
58 Stat. 652. The Act further stated: 
( d) Except as hereinafter provided, the methods and 
standards established under subsection (b) of this section 
21 

for determining fair compensation for termination claims 
which are not settled by agreement shall be designed to 
compensate the war contractor fairly for the termination of 
the war contract, taking into account-
(1) the direct and indirect manufacturing, selling 
and distribution, administrative and other costs 
and expenses incurred by the war contractor which 
are reasonably necessary for the performance of 
the war contract and properly allocable to the 
terminated portion thereof under recognized 
commercial accounting practices; and 
(2) reasonable costs and expenses of settling 
termination claims of subcontractors related to the 
terminated portion of the war contract; and 
(3) reasonable accounting, legal, clerical, and other 
costs and expenses incident to termination and 
settlement of the terminated war contract; and 
( 4) reasonable costs and expenses of removing, 
preserving, storing and disposing of termination 
inventories; and 
(5) such allowance for profit on the preparations 
made and work done for the terminated portion of 
the war contract as is reasonable under the 
circumstances; and 
(7) the contract price and all amounts otherwise 
paid or payable under the contract. 
58 Stat. 653 (emphasis added). The Joint Termination Regulation issued by the Navy 
and War Departments provided: 
The basic objective both of the [Contract Settlement] 
Act ... and of the approved contract termination articles is 
to provide war contractors with fair compensation for their 
termination claims as expeditiously as possible in order to 
facilitate maximum war production during the war and to 
expedite reconversion from war production to civilian 
production as war conditions permit. 
Bolinders Company, ASBCA No. 5740, 60-2 BCA if 2746 at 14,003. 
22 

After World War II ended, in February 1948, Congress enacted the Armed 
Services Procurement Act of 1947, Pub. L. No. 80-413, 62 Stat. 21 (1948) (codified in 
10 U.S.C. § 2301, et seq.) to provide a comprehensive framework for procurement by 
the military. Soon after, regulations began appearing which interpreted, explained and 
enlarged upon the Act. The Secretaries of the Army, Navy and Air Force formally 
issued the first three parts of the Armed Services Procurement Regulation (ASPR) in 
Title 10, Code of Federal Regulations effective May 1948. 13 Fed. Reg. 3074-3088. 
Parts setting forth standard contract clauses and addressing 
convenience terminations, 
however, did not issue until later. 17 Fed. Reg. 1791-1819 (1952); 14 Fed. Reg. 5077 
(1949). 
Early in the 1950s, the military entered into some contracts which contained 
termination clauses or articles that did "not refer to, or adopt as a part of the contract, 
any procurement regulation, directive, circular or statute which c[ ould] serve as a 
guide to determine 'the amount due to the Contractor by reason of the termination.'" 
With respect to such contracts, this Board held: 
[We] must look to the contract itself and be guided merely 
by general contract laws and the rule of reason. We 
believe that the rule of reason dictates that the traditional 
method of settling contracts terminated for the convenience 
of the Government should be followed in this case. That 
method involves the finding of the legitimate costs of 
performing the terminated portion of the contract, adding 
thereto a reasonable profit plus reimbursement of a 
reasonable amount to cover the contractor's settlement 
expenses. 
L.P. Kooken Co., ASBCA No. 2091, 1954 ASBCA LEXIS 25, at* 17-18 (14 Sept. 1954) 
( 1951 negotiated fixed-price contract); accord Atlantic Research Corp., ASBCA 
No. 3682, 57-2 BCA i! 1461 (1952 fixed-price contract); compare Richard M Smalley, 
d/bla Oxnard Heavy Maintenance & Mfg. Co., ASBCA No. 2270, 1955 ASBCA LEXIS 
959 (24 May 1955) (1951 contract article 2l(d) and (e) discussing the amounts to be paid 
to a contractor based on convenience termination). 
When ASPR Part 407, TERMINATION OF CONTRACTS, was issued in 1952, it 
provided that the bases upon which convenience termination settlement proposals may 
be prepared were as follows: 
(a) Inventory Basis. Under this basis the 
termination inventory is priced at purchase or 
manufacturing costs. To this amount are added the costs of 
the Contractor in settling with subcontractors and other 
applicable costs, and an allowance for profit or an 
23 

adjustment for loss, if any, is made. Use of the inventory 
basis will be generally preferred. 
(b) Total Cost Basis. When use of the inventory 
basis is not practicable or will unduly delay settlement, the 
total cost basis may be used, provided its use is approved 
by the [CO]. Under this basis all the costs incurred under 
the contract up to the effective date of the termination are 
summarized and an allowance for profit or an adjustment 
for loss, if any, is made. All payments previously made or 
to be made by the Government for completed units are 
then deducted. To this amount are added the costs of the 
Contractor in settling with subcontractors and other 
applicable settlement costs. This amount represents the 
gross termination claim, from which are deducted disposal 
and other credits. 
(c) Other bases. Termination claims will not be 
submitted on any basis other than paragraphs (a) or (b) 
[above] without the prior approval of the Secretary of the 
Department concerned or his duly authorized 
representative. 
17 Fed. Reg. 1798; Itek Corp., ASBCA No. 5175, 60-2 BCA iJ 2673. ASPR Part 407 
also set forth the following general principle: "[a] settlement should compensate the 
contractor fairly for the work done and the preparations made for the terminated 
portions of the contract, including an allowance for profit thereon which is reasonable 
under the circumstances." It added that "[f]air compensation is a matter of judgment 
and cannot be measured exactly," "[i]n a given case, various methods may be equally 
appropriate for arriving at fair compensation," and the "application of standards of 
business judgment, as distinguished from strict accounting principles, is the heart of a 
settlement." 17 Fed. Reg. 1795; see Codex Corporation, 226 Ct. Cl. 693, 698 (1981); 
Secretary of the Army, B-128375, 41 Comp. Gen. 379 (5 Dec. 1961). 
In 1964, the first edition of the Federal Procurement Regulation (FPR) for 
"civilian" government contracts included "optional" termination for convenience 
clauses. Krygoski Constr., 94 F.3d at 1541 (citing FPR 1-8.700-2). By 1967, the FPR 
required the inclusion of convenience termination clauses in most procurement 
contracts. Krygoski Constr., 94 F.3d at 1541 (citing 32 Fed. Reg. 9683 (1967)). 
Accordingly, the concept of a convenience termination initially developed for military 
contracts evolved into a concept for both civilian and military. See FAR 49 .502. 
During the 1960s, the number of different convenience termination clauses set 
forth in regulations proliferated. See, e.g., ASPR 8.701, 8.702, 8.704, 8.705 (30 Fed. 
24 

Reg. 5999-6000 (1965)); FPR 1-8.701-03, 1-8.704-1, 1-8.705-1, 1-8.705-2 (32 Fed. 
Reg. 9683 (1967)); and National Aeronautics and Space Administration Procurement 
Regulation (NASA PR) 18-7.702-20 (33 Fed. Reg. 6408 (1968)). Among those 
clauses was one commonly referred to as the "short form" termination for 
convenience, which provided for no recovery other than payment for services 
rendered. Trans-Student Lines, Inc., ASBCA No. 20230, 75-1 BCA ii 11,343 
at 54,027, recon. denied, 75-2 BCA ii 11,419 at 54,348 (ASPR 7-1902.16 (1968) 
(convenience termination clause provides "Government shall be liable only for 
payment in accordance with the payment provisions of this contract for services 
rendered prior to the effective date of termination"); accord Guard-All of America, 
ASBCA No. 22167, 79-1BCAii13,874; Mr's Landscaping & Nursery, 
HUD BCA No. 76-29, 78-1BCAii13,077; Contract Maintenance, Inc., ASBCA 
No. 21186, 76-2 BCA ii 12,102; Am. Maint. and Mgmt. Servs., Inc., ASBCA 
No. 19556, 76-2 BCA ii 11,960. Instructions for use of the "short form" clause, 
ASPR 7- l 902. l 6(b ), however, stated expressly that the clause could be used in lieu of 
any other convenience termination clause, regardless of the contract amount, only if "it 
has been reasonably determined that [a] termination for convenience would not result 
in a claim for anything but the services rendered." The instructions for the ASPR 
version of the clause referenced ASPR 8-705.l(b), which further stated: 
To facilitate the obtaining of services where it can 
reasonably be determined that the kind and volume of service 
required would not, in the event of termination for convenience 
of the Government, present a basis for a termination claim 
other than for services rendered (such as, but not limited to, 
most contracts for rental of unreserved garage space, meals for 
inductees, or laundry and dry-cleaning services), the short form 
termination clause in [ ASPR] 7-l 902. l 6(b) is authorized. 
Guard-All of America, ASBCA No. 22167, 80-2 BCA ii 14,462 at 71,300; Guard-All 
of America, 79-1BCAii13,874 at 68,065; Am. Maint. and Mgmt. Servs., 76-2 BCA 
ii 11,960 at 57,340. When a CO used a short form clause in a contract where a 
contractor was likely to have a convenience termination claim for other than services 
rendered, this Board held repeatedly the CO's inclusion of the clause was arbitrary, 
capricious, and an abuse of discretion, and the long form (rather than the short 
form) clause was part of the contract under the Christian doctrine set forth by the 
Court of Claims in G.L. Christian, 312 F.2d at 418. Tamp Corp., ASBCA No. 25692, 
84-2 BCA ii 17,460 at 86,975, 86,978; Guard-All of America, 80-2 BCA ii 14,462 
at 71,301-02; accord C.F.S. Air Cargo, Inc., ASBCA Nos. 36113, 36126, 91-1 BCA 
ii 23,583 at 118,243 (CO action replacing short form clause with long form after 
termination reflected determination (albeit belated) that termination would result in a 
claim for something in addition to services rendered), aff'd, 944 F.2d 913 (Fed. Cir. 
1991) (table); Carrier Corp., GSBCA No. 8516, 90-1BCAii22,409 at 112,557 (short 
form clause applicable only when it can be determined convenience termination will 
25 

not result in a claim for other than services rendered); American Packers, Inc., 
ASBCA No. 14275, 71-1 BCA if 8846 at 41,126, 41,129 (when contract contained 
both short and long form clauses, long form clause applied where contractor had both 
start-up and unrecovered running expense). 
The short form termination clause continues to appear in the FAR today. 
FAR 52.249-4, TERMINATION FOR CONVENIENCE OF THE GOVERNMENT (SERVICES) 
(SHORT FORM) (APR 1984); see, e.g., Laboratory Systems Services, Inc., ASBCA 
No. 47901, 95-1BCAif27,527. FAR 52.249-4, like its predecessors, is to be used 
only when a CO "determines that because of the kind of services required, the 
successful offeror will not incur substantial charges in preparation for and in carrying 
out the contract, and would, if terminated for the convenience of the Government, limit 
termination settlement charges to services rendered before the date of termination." 
FAR 49.502(c), 52.249-4. 
Similarly, more than 60 years after ASPR promulgation, the bases for submitting 
convenience termination settlement proposals under fixed-price non-commercial item 
contracts and the general principles for such settlements remain the same. Regulations 
governing the submission of long form convenience termination settlement 
proposals continue to provide that the inventory basis is the preferred method for 
proposal preparation and use of the total cost basis must have prior CO approval. 
FAR 49.206-2(a), (b). Moreover, the procurement regulations continue to set forth as 
general principles that: 
A settlement should compensate the contractor 
fairly for the work done and the preparations made for the 
terminated portions of the contract, including a reasonable 
allowance for profit. Fair compensation is a matter of 
judgment and cannot be measured exactly. In a given case, 
various methods may be equally appropriate for arriving at 
fair compensation. The use of business judgment, as 
distinguished from strict accounting principles, is the heart 
of a settlement. 
FAR 49.20l(a). 
IL Commercial Item Contracts 
Complaints arose that, among other things, commercial contractors were being 
required to comply with complicated and burdensome legislation and regulations, such as 
government-unique audit and accounting requirements, quality assurance programs, 
submission of cost data, and certifications (which increased a contractor's exposure to 
civil and sometimes criminal penalties), often necessitating a company change the way in 
which it conducted business and increasing the cost of a firm doing business, causing 
26 

some companies to refrain from doing business with the Federal government and thereby 
possibly depriving the government of market-based prices and cutting-edge technology. 
See, e.g., H.R. Rep. No. 103-545, pt. 2, at 104 (1993); Carl L. Vacketta & Susan H. Pope, 
Commercial Item Contracts: When is a Government Contract Term or Condition 
Consistent with "Standard' or Customary Commercial Practice, 27 Pub. Cont. L.J. 291 
(1998); Lynda Troutman O'Sullivan & Douglas E. Perry, Commercial Item Acquisitions, 
97 Briefing Papers 5 ( 1997). During 1991, Congress directed the Defense Department to 
establish an advisory panel (commonly referred to as the "Section 800 Panel") to 
recommend measures to "streamline" the defense acquisition laws. National Defense 
Authorization Act for Fiscal Year 1991, Pub. L. No. 101-510, § 800, 104 Stat. 1485. In 
January of 1993, the Section 800 Panel released a nine-volume report making numerous 
recommendations for procurement reform, especially in the area of commercial item 
acquisition. The Section 800 Panel stated that a reason earlier efforts to encourage 
acquisition of commercial items had failed was because there was no statute providing a 
uniform definition for commercial items and, more importantly, no statute eliminating the 
government-unique laws and regulations placing special burdens on commercial firms 
contracting with the Federal government. It stated that "[ o ]ne of the most expensive and 
disruptive [government-unique] requirements involves mandatory adherence to cost 
principles and accounting standards enumerated in statute, in the FAR, and by the Cost 
Accounting Standards Board." Acquisition Law Advisory Panel, Streamlining Defense 
Acquisition Laws: Report of the Acquisition Law Advisory Panel to the United States 
Congress at 8-5 to 8-7 (Jan. 1993). With respect to the FAR, the Section 800 Panel 
proposed regulations be 
promulgated: 
which shall contain a set or sets of uniform terms and 
conditions to be included in contracts for the acquisition of 
commercial end items ... modeled to the maximum extent 
practicable on commercial terms and conditions and shall 
include only those contract clauses ... that are -
(A) required to implement provisions of law 
applicable to commercial item acquisitions; 
(B) essential for the protection of the Federal 
Government's interest in an acquisition; or 
(C) determined ... to be consistent with standard 
commercial practice. 
Acquisition Law Advisory Panel, Streamlining Defense Acquisition Laws at 8-54. 
With respect to statutes, the panel recommended that commercial item contracts not be 
subject to: 10 U.S.C. §§ 2393, 2402, 2408, 2507, 2631; 15 U.S.C. §§ 637(d)(4), 
(d)(5), (d)(6), 644(d), (e), (f); 29 U.S.C. § 793; 31 U.S.C. §§ 1352 note, 4212; 
27 

41 U.S.C. §§ 51-58, 701; and 46 U.S.C. App.§ 124l(b). Acquisition Law Advisory 
Panel, Streamlining Defense Acquisition Laws at 8-56. 
Subsequently, Congress enacted the Federal Acquisition Streamlining Act of 
1994 (FASA), Pub. L. No. 103-355, 108 Stat. 3243. Among other things, FASA 
established a preference for acquisition of commercial items(§ 8104, 108 Stat. 3390 
(military);§ 8203, 108 Stat. 3394-95 (civilian)), provided an expanded "uniform" 
definition of a "commercial item"(§ 800l(a), 108 Stat. 3384-85); generally exempted 
commercial item contractors from submitting cost or pricing data under the Truth in 
Negotiations Act (TINA)(§ 125 l(a), 108 Stat. 3278, adding 10 U.S.C. § 2306a(d) and 
41 U.S.C. § 254b(d)); specified that the FAR contain regulations: (1) implementing 
the commercial item provisions newly added to 41 U.S.C. § 403 (§ 8002(a), 108 Stat. 
3386), (2) permitting, to maximum extent practicable, a commercial items contractor 
to use its existing quality assurance system(§ 8002(e)(l), 108 Stat. 3387), and 
(3) listing laws which are not applicable to commercial item contracts(§ 8003, 
108 Stat. 3388); and, mandated contract clauses concerning contingent fees (see 
10 U.S.C. § 2306(b)), identification of suppliers and sources of supplies (see 10 U.S.C. 
§ 2384(b)), reports by employees of defense contractors (see 10 U.S.C. § 2397(a)(l)), 
and limits on employment of some former DoD officials (see 10 U.S.C. § 2397b(f)) 
were not applicable to commercial item contracts (§ 8105, 108 Stat. 3392). With 
respect to FAR contract clauses to be set forth in commercial item contracts, F ASA 
provided: 
The regulations prescribed ... shall contain a list of contract 
clauses to be included in contracts for the acquisition of 
commercial end items. Such list shall, to the maximum 
extent practicable, include only those contract clauses -
(A) that are required to implement provisions of 
law or executive orders applicable to acquisitions of 
commercial items or commercial components, as the case 
may be; or 
(B) that are determined to be consistent with 
standard commercial practice. 
FASA § 8002(b)(l), 108 Stat. 3386 
(emphasis added). 
In March of 1995, proposed regulations, including contract terms, for 
commercial item contracts were issued for comment. 60 Fed. Reg. 11,198-99 (1995). 
Proposed FAR 52.212-4, CONTRACT TERMS AND CONDITIONS - COMMERCIAL ITEMS 
clause, contained terms believed "consistent with customary commercial practice," and 
some concepts thought to "represent significant changes from standard Government 
practices to commercial practices." Terms set forth included: inspection/acceptance; 
28 

assignment; changes; disputes; excusable delays; invoicing; patent indemnity; taxes, 
payment; risk of loss; title; warranty; limitation of liability; compliance with laws; and 
both termination for cause and for the convenience of the government. The latter term 
provided: 
The Government reserves the right to terminate this 
contract, or any part hereof, for its sole convenience .... 
Subject to the terms of this contract, the Contractor shall be 
paid a reasonable termination charge considering the 
percentage of the contract price reflecting the percentage 
of the work performed prior to the notice of termination, 
plus actual direct costs that the Contractor can 
demonstrate have resulted from the termination. The 
Contractor shall not be paid for any work done after receipt 
of the termination notice, nor for any costs incurred by the 
Contractor's suppliers or subcontractors which the 
Contractor could reasonably have avoided. 
60 Fed. Reg. 11,215-16 (emphasis added). Effective 1October1995, final regulations 
specifying solicitation provisions and contract clauses for commercial item contracts 
were promulgated. 60 Fed. Reg. 48,206 (1995). The revised convenience termination 
term, paragraph 1 of FAR 52.212-4, provided in pertinent part: 
(1) Termination for the Government's convenience. 
The Government reserves the right to terminate this 
contract, or any part hereof, for its sole convenience .... 
Subject to the terms of this contract, the Contractor shall be 
paid a percentage of the contract price reflecting the 
percentage of the work performed prior to the notice of 
termination, plus reasonable charges the Contractor can 
demonstrate to the satisfaction of the Government 
using its standard record keeping system, have resulted 
from the termination. The Contractor shall not be 
required to comply with the cost accounting standards 
or contract cost principles for this purpose. This 
paragraph does not give the Government any right to 
audit the Contractor's records. The Contractor shall not 
be paid for any work performed or costs incurred which 
reasonably could have been avoided. 
60 Fed. Reg. 48,254 (emphasis added). 
About four months later, during February 1996, Congress enacted the National 
Defense Authorization Act for Fiscal Year 1996, Pub. L. No. 104-106, 110 Stat. 186, 
29 

containing additional acquisition reform provisions: Division D (Federal Acquisition 
Reform Act of 1996 (FARA)) and Division E (Information Technology Management 
Reform Act (ITMRA)). Congress subsequently designated these two divisions as the 
"Clinger Cohen Act of 1996" (CCA). Omnibus Consolidated Appropriations Act, 
1997, Pub. L. No. 104-208, § 808, 110 Stat. 3009, 3009x393 (1996). The CCA was 
designed to remove what were perceived as further impediments to the acquisition of 
commercial items. O'Sullivan & Perry, Commercial Item Acquisitions, 97 Briefing 
Papers 5 at 3, 8-9; John J. Pavlick, Jr., & Thomas J. Madden, Procurement Reforms of 
the FY 1996 Defense Authorization Act, 96 Briefing Papers 6 at 3. While TINA 
always provided an exception to offerors from providing cost or pricing data when an 
offered price was based on "established catalog or market prices of commercial items 
sold in substantial quantities to the general public" (10 U.S.C. § 2306a) and FASA 
(108 Stat. 3278) made changes with respect to existing exemptions to avoid 
TINA applicability to commercial item contractors, CCA removed any doubt about the 
non-applicability of TINA by creating a blanket exemption for commercial item 
procurements(§ 4201, 110 Stat. 649-52). The CCA also expressly exempted 
commercial item contracts and subcontracts from application of Cost Accounting 
Standards issued under 41 U.S.C. § 422 (§ 4205, 110 Stat. 656) and eliminated various 
statutory certification requirements(§ 4301, 110 Stat. 656-58). 
DECISION 
This appeal concerns the proper construction of FAR 52.212-4(1)- the standard 
termination for convenience clause set forth in commercial item contracts. The Army 
asserts that we are bound to follow the Board's initial interpretation of that provision 
set forth in Red River Holdings, LLC, ASBCA No. 56316, 09-2 BCA if 34,304, even 
though the decision in that appeal was reversed in part and remanded by the United 
States District Court of Maryland, Red River Holdings, LLC v. United States, 
802 F. Supp. 2d 648 (2011). According to the Army, we need not follow the 
interpretation of FAR 52.212-4 set forth by the district court because "[p]recedential 
laws in non-maritime cases" before the Board, such as this appeal, "are decisions of 
the Board and [the United States Court of Appeals for the] Federal Circuit." The 
Army states that, as a result, "of the two Red River decisions [issued], the only binding 
precedential decision is the Board decision." (Gov't br. at 67; gov't resp. at 7-8) 
SWR, however, asserts that the Army's reliance on the Board's decision in Red River 
"is untenable" because the decision "was directly reversed on appeal"; the decision 
therefore "has no precedential value"; 
the district court decision "is the law of that 
case"; and "[i]t cannot possibly be that the Board's decision in Red River does not 
control in that case but is binding in this one" (app. reply hr. at 9). According to SWR, 
the district court's decision "should control in cases brought under the comprehensive 
scheme of the [Contract Disputes Act]" (id. at 10-11). SWR, however, further asserts 
that the district court in Red River "was incorrect ... in denying recovery of profit under 
the second prong" of FAR 52.212-4(1), the district court's limitation on recovering 
profit is inconsistent with the mandate of F ASA, and S WR should receive an award of 
30 

profit under the second prong of FAR 52.212-4(1) contrary to the district court decision 
(app. br. at 30, 33, 38-40; app. reply br. at 26). 
I. Binding Precedent 
Under the Federal Courts Improvement Act of 1982, Pub. L. No. 97-164, 
96 Stat. 25, Congress split the trial and 
appellate functions of the United States Court 
of Claims, creating respectively two new courts - the United States Claims Court (now 
Court of Federal Claims, 28 U.S.C. § 171 note) and United States Court of Appeals for 
the Federal Circuit. The latter adopted as "binding precedent" decisions of the Court 
of Claims and its other predecessor, the United States Court of Custom and Patent 
Appeals, South Corp. v. United States, 690 F.2d 1368 (Fed. Cir. 1982) (en bane), as 
well as decisions issued by panels of the new Circuit, unless and until such a decision 
was overturned by the appellate court en bane, see, e.g., AINS, Inc. v. United States, 
365 F.3d 1333, 1341 (Fed. Cir. 2004). 
Pursuant to the Contract Disputes Act of 1978 (CDA), Pub. L. No. 95-563, 
92 Stat. 2383, 
codified at 41 U.S.C. §§ 7101-7109, which Congress enacted to 
establish a "fair, balanced, and comprehensive statutory system of legal and 
administrative remedies in resolving government contract claims," S. Rep. No. 1118, 
95th Cong., 2d Sess. 1, reprinted in 1978 U.S. Code Cong. & Admin. News 5235, 
after a CO issues a final decision upon a contract claim, a contractor can elect to 
appeal that decision to the Court of Federal Claims, 41 U.S.C. § 7104(b), or an 
appropriate agency board of contract appeals, 41 U.S.C. §§ 7104(a), 7105. The 
contractor (or government) can later elect to appeal any adverse decision issued on the 
claim by one of those tribunals to the Court of Appeals for the Federal Circuit, 
28 U.S.C. §§ 1295(a)(3), (a)(lO), (b); 41 U.S.C. § 7107. An exception exists, 
however, for maritime contract claims. The Court of Federal Claims and Court of 
Appeals for the Federal Circuit both lack jurisdiction to entertain CDA claims arising 
from maritime contracts. Congress desired to retain such claims within the jurisdiction 
of the district courts, consistent with practice prior to the CDA (see, e.g., Northwest 
Marine Iron Works v. United States, 493 F.2d 652, 653, 656 (Ct. Cl. 1974) (appeal 
from ASBCA under Wunderlich Act, 41 U.S.C. § 322)). It stated expressly in the 
CDA, 41 U.S.C. § 7102(d), that suits arising out of maritime contracts shall be 
governed by the Suits in Admiralty Act or Public Vessels Act, as applicable, which 
require suit be brought in district court. Accordingly, when a maritime contract is at 
issue, a contractor can elect to appeal a CO's final decision to a district court or to an 
agency board of contract appeals (with appellate review of the board's decision by a 
district court, if necessary). Dalton v. Southwest Marine, Inc., 120 F.3d 1249, 1251 
(Fed. Cir. 1997); Southwest Marine of San Francisco, Inc. v. United States, 896 F.2d 
532 (Fed. Cir. 1990); Whitey's Welding & Fabrication, Inc. v. United States, 5 Cl. Ct. 
284 (1984); Southwest Marine, Inc. v. United States, 680 F. Supp. 1400, 1402 (N.D. 
Cal. 1988). 
31 

We have stated that we look to Federal Circuit precedent for guidance in matters 
within its jurisdiction. Armentrout Constr., Inc., ASBCA No. 29118, 84-2 BCA 
ii 17,263 at 85,964 n.l. Since decisions ofthe Court of Claims constitute "binding 
precedent" for the Circuit, we additionally adhere 
to those decisions. E.L. Hamm & 
Assocs., Inc., ASBCA No. 43972, 94-2 BCA ii 26,724; Titan Atlantic Constr. Corp./The 
Gallegos Corp., ASBCA No. 26007, 83-2 BCA ii 16,791. Moreover, a prior decision 
by a panel of this Board is deemed "binding precedent" in another ASBCA appeal 
unless the decision has been reversed or otherwise modified by the Board's Senior 
Deciding Group or our appellate authority. PCA Health Plans of Texas, Inc., ASBCA 
No. 48711, 98-2 BCA ii 29,900 at 148,014, aff'd, 191 F.3d 1353 (Fed. Cir. 1999). 
In Red River, which involved a maritime contract, this Board held the 
FAR 52.212-4(1) convenience termination clause for commercial item contracts did not 
allow contractor recovery of "costs reasonably incurred in anticipation of performing 
the Contract" or "solely for the purpose of contract performance," such as insurance 
premiums and other costs related to the final two months of a vessel charter. 09-2 BCA 
ii 34,304 at 169,455, 169,457. We construed the "reasonable charges" resulting from 
termination that could be reimbursed under the second part of the third sentence of the 
termination clause as "charges in the nature of settlement expenses." Id. at 169,456. 
We stated "[t]he conceptual basis of the commercial item clause is wholly different 
from the FAR 52.249-2 non-commercial item termination for convenience clause, 
which effectively converts fixed-price contracts to cost-reimbursable contracts for 
purposes of [recovery of] termination costs." Id. The contractor sought review of our 
decision in a district court, which set forth a differing interpretation of FAR 52.212-4(1), 
reversed our decision in relevant part, and remanded for further proceedings in 
accordance with its interpretation. Red River, 802 F. Supp. 2d at 648. The district court 
found FAR 12.403 and 52.212-4 to be "ambiguous with respect to precisely how they 
modified the termination-for-convenience provisions applicable to government 
contracts generally." Id. at 655. After examining FASA and legal precedent indicating 
that the purpose of a termination for convenience settlement is to "fairly compensate" 
the contractor, it held that FAR 52.212-4 entitles a commercial items contractor whose 
contract is terminated for convenience to: 
( 1) [The] payment of "a percentage of the contract 
price reflecting the percentage of the work performed prior 
to the notice of termination"; and (2) a payment as 
compensation for settlement costs or costs reasonably 
incurred in anticipation of contract performance, provided 
such costs are not adequately reflected as a percentage of 
the work performed, and provided such costs could not 
have been reasonably avoided. 
Red River, 802 F. Supp. 2d at 662 (footnotes omitted). 
32 

The district court's decision in Red River constituted the law of the case in that 
particular appeal, which was to be followed by this Board on remand. Under the law 
of the case doctrine, a decision of a legal issue by an appellate court establishes the 
"law of the case" and must be followed in all subsequent proceedings in the same case 
in the trial court or on a later appeal in the appellate court, unless the evidence on a 
subsequent trial was substantially different, controlling authority has since made a 
contrary decision of the law applicable to such issues, or the decision was clearly 
erroneous and would work a manifest injustice. Gindes v. United States, 740 F.2d 
947, 950 (Fed. Cir. 1984); United States v. Turtle Mountain Band of Chippewa 
Indians, 612 F.2d 517, 520-21 (Ct. Cl. 1979); Southwest Marine, Inc., ASBCA 
No. 54550, 08-1BCAii33,786 at 167,221. "It is 'familiar doctrine that a lower court 
is bound to respect the mandate of an appellate tribunal and cannot reconsider 
questions which the mandate has laid to rest."' After an appellate court has decided a 
case and remanded to a lower tribunal, the latter "is bound by the decree as the law of 
the case; and must carry it into execution." Northern Helex Co. v. United States, 
634 F.2d 557, 560 (Ct. Cl. 1980), cert. denied, 429 U.S. 866 (1976). After remand in 
Red River, this Board therefore was required to follow the district court's 
interpretation of FAR 52.212-4 in any further proceedings in "that appeal." The Red 
River appeal, however, was resolved amicably by the parties on remand and dismissed 
from the Board's docket without the issuance of any further decisions by the Board. 
Neither our decision in Red River initially construing FAR 52.212-4(1), the 
convenience termination clause for commercial item contracts, nor the decision on 
appeal in Red River of the district court which sets forth a differing interpretation of 
that clause, constitutes precedent that is "binding" in this appeal. The relevant part of 
our Red River decision was reversed during appellate review and thereby effectively 
vacated. Red River, 802 F. Supp. 2d at 648. As discussed above, while the district 
court's decision in Red River was binding on this Board under the law of the case 
doctrine for further proceedings in the Red River appeal, it does not constitute legal 
precedent "binding" on the panel in this appeal. District court decisions are not 
"binding" precedent on other district court judges resolving CDA maritime claims. 
"[T]he opinion of one district court is entitled only to comity in another district court." 
E.g., Mendenhall v. Cedarapids, Inc., 5 F.3d 1557, 1570 (Fed. Cir. 1993). Similarly, 
this Board does not consider a district court decision to be precedent "binding" on it if 
the decision was issued in an appeal other than the one currently before the Board. 
The Board is bound by decisions of the United States Court of Appeals for the Federal 
Circuit, the court that Congress has selected as the Board's appellate authority in the 
majority of CDA appeals, and of the Circuit's predecessor court, the Court of 
Claims, which have been adopted by the Circuit as precedent. See E.L. Hamm & 
Assocs., 94-2 BCA ii 26,724 at 132,940; Marine Hydraulics Int'!, Inc., ASBCA 
No. 42509, 92-3 BCA ii 25,156 at 125,397; Armentrout Constr., 84-2 BCA ii 17,263 
at 85,964 n.1; Titan Atlantic Cons tr. Corp./The Gallegos Corp., 83-2 BCA ii 16, 791 
at 83,471. 
33 

II. Interpretation of FAR 52.212-4(1) 
Since there is no binding precedent with respect to the issues here regarding 
the proper interpretation of the convenience termination clause for commercial item 
contracts, FAR 52.212-4(1), we must determine for ourselves the construction we 
believe to be controlling. The clause at issue, FAR 52.212-4(1), states "[t]he 
Government reserves the 
right to terminate this contract, or any part hereof, for its sole 
convenience." Both of the parties agree that this sentence means what it says - the 
government has the right to terminate a commercial items contract (in whole or in part) 
for its convenience. The parties also agree that, if the government terminates a 
commercial items contract for convenience, the termination clause's third sentence 
provides, subject to the contract terms, the government shall pay a contractor: (1) a 
"percentage of the contract price reflecting the percentage of work performed prior to 
[the] notice of termination" and (2) "reasonable charges" that the contractor "can 
demonstrate to the satisfaction of the Government using its standard record keeping 
system have resulted from the [contract] termination." (See app. br. at 33; gov't resp. 
at 4) The parties, however, disagree on what both prongs (1) and (2) of the third 
sentence mean. S WR argues that, under the first prong, it can seek "the pro-rata 
portion of the per-month unit price" of a CLIN for "work performed prior to the 
Notice of Termination" (app. br. at 34). The Army asserts its CO "never issued a 
single delivery order for ... services under the contract" and SWR is, therefore, barred 
from recovering any monies under the first prong because S WR "performed no 
services under the contract" (gov't br. at 68). With 
respect to the second prong, SWR 
argues "reasonable charges" include costs incurred prior to a termination when the 
costs cannot be amortized over the life of the contract, such as the cost of preparations 
and reasonable profit thereon (app. br. at 34-35). The Army asserts that "reasonable 
charges" are "settlement expenses" and nothing more (gov't br. at 82, 90). 
We begin with our own examination of the FAR's language. We construe a 
clause in the same manner that we construe a statute. Tesoro Hawaii Corp. v. United 
States, 405 F.3d 1339, 1346-47 (Fed. Cir. 2005). We look at the clause's "plain 
language" and consider the terms in accord with their common meaning. Lockheed 
Corp. v. Widnall, 113 F.3d 1225, 1227 (Fed. Cir. 1997); Ingalls Shipbuilding, Inc. v. 
Dalton, 119 F.3d 972, 976 (Fed. Cir. 1997); Whelan v. United States, 529 F.2d 1000, 
1002-03 (Ct. Cl. 1976) (the plain meaning 
rules of statutory construction apply to 
interpretation of Executive Branch regulations). While the parties focus their 
interpretation of FAR 52.212-4(1) upon the series of words comprising each separate 
prong or component of the third sentence of the clause, we construe the regulation as a 
whole. In construing a FAR clause, we examine the text of the entire clause, 
reconciling the section in question with other sections related to it. Lengerich v. Dep 't 
of Interior, 454 F.3d 1367, 1370 (Fed. Cir. 2006); Rejlectone, Inc. v. Dalton, 60 F.3d 
1572, 1577 (Fed. Cir. 1995) (en bane) (proper interpretation "examines and reconciles 
the text of the entire regulation, not simply isolated sentences"); accord Beecham v. 
United States, 511 U.S. 368, 372 (1994) (we seek to discern the plain meaning of the 
34 

whole, not of isolated sentences). When interpreting the language of a FAR clause, 
we must read the language in the context of the entire clause, as well as other 
related regulatory sections, in order to determine the language's plain meaning. 
Vazquez-Claudio v. Shinseki, 713 F.3d 112, 115 (Fed. Cir. 2013). We therefore must 
consider the third sentence of FAR 52.212-4(1) in the context of the broader scheme. 
Id.; Lengerich, 454 F.3d at 1370. 
The first sentence of FAR 5 2 .212-4(1) states " [ t ]he Government reserves the 
right to terminate this contract, or any part hereof, for its sole convenience." This 
sentence conveys, by its plain language, that the government has the right 
to cancel the 
commercial items contract without incurring liability for anticipatory profit. While 
"termination of a contract for convenience" is not part of ordinary commercial law, 
see, e.g., Marc A. Pederson, Rethinking the Termination for Convenience Clause in 
Federal Contracts, 31 Pub. Cont. L.J. 83, 95-96 (2001), as discussed above, it has 
been a major principle of "government" contract law for the past century. 
G.L. Christian, 312 F.2d at 426. At least since World War I, there regularly have been 
"convenience 
termination" provisions allowing for cancellation of defense contracts 
when they were not needed and providing for reimbursement of contractor costs 
actually incurred prior to cancellation, plus the payment of a reasonable profit on 
the work performed. G.L. Christian, 320 F.2d at 355 (the familiar, established phrase 
"termination for convenience" has been well understood 
to be a cancellation which 
was authorized by contract and would not constitute a breach) (citing United States v. 
Penn Foundry & Mfg. Co., 337 U.S. 198, 214-16 (1949) (opinion of Justice Douglas)). 
A convenience termination clause is intended to enable a CO to stop or curtail a 
contractor's performance without involving the government in a breach that would 
render it liable for the contractor's anticipatory profits. Torncello, 681 F .2d at 7 59 
(plurality); Dairy Sales Corp. v. United States, 593 F.2d 1002, 1005 (Ct. Cl. 1979); 
G.C. Casebolt Co. v. United States, 421 F.2d 710, 713 (Ct. Cl. 1970). It has been said 
that the "only substantial difference between the sums recoverable by a contractor 
under a convenience termination provision of a government contract and the sums 
recoverable in a common-law action for [a] contract breach is the non-inclusion in the 
former of anticipated but unearned profits." William Green Constr. Co. v. United 
States, 477 F.2d 930, 935 (Ct. Cl. 1973), cert. denied, 417 U.S. 909 (1974). In 
allocating to a contractor a share of the risk of changed circumstance concerning the 
government's continuing need or desire for the items being procured, there is a "quid 
pro quo." Under clauses which authorize convenience terminations, the government is 
able to cancel or curtail its contract in exchange for the contractor being able to 
recover from it administratively sums the contractor may have been able to recover in 
a contract "breach action," except for profits that were anticipated and unearned. See 
Maxima Corp. v. United States, 847 F.2d 1549, 1552-53 (Fed. Cir. 1988); Systems & 
Computer Information, Inc., ASBCA No. 18458, 78-1BCAii12,946 at 63,138 
(sovereign's unique right to terminate for convenience is premised upon a fair 
administrative settlement). The recovery received administratively by a contractor 
35 

terminated for convenience is commonly referred to as a "termination settlement." 
See, e.g., James M Ellett Constr. Co. v. United States, 93 F.3d 1537, 1543-44 (Fed. 
Cir. 1996). 
The overall purpose of a termination for convenience settlement is to fairly 
compensate the contractor and to make the contractor whole for the costs incurred in 
connection with the terminated work. Nicon, Inc. v. United States, 331 F .3d 878, 885 
(Fed. Cir. 2003). "A contractor is not supposed to suffer as the result of a termination 
for convenience of the Government, nor to underwrite the Government's decision to 
terminate." Jacobs Eng'g Group, Inc. v. United States, 434 F.3d 1378, 1381 (Fed. Cir. 
2006) (quoting Kasler Elec. Co., DOT CAB No. 1425, 84-2 BCA if 17,374 at 86,566). 
A convenience termination settlement should compensate the contractor fairly for the 
work done and normally includes a reasonable allowance for profit. General 
Dynamics Land Sys., Inc., ASBCA No. 52283, 02-1 BCA if 31,659 at 156,411; 
Ra/con, Inc., ASBCA No. 43176, 94-2 BCA if 26,935 at 134,140. 
The third sentence of FAR 52.212-4(1), in its entirety, provides: 
Subject to the terms of this contract, the Contractor shall be 
paid a percentage of the contract price reflecting the 
percentage of the work performed prior to the notice of 
termination, plus reasonable charges the Contractor can 
demonstrate to the satisfaction of the Government using its 
standard record keeping system, have resulted from the 
termination. 
When this sentence is read in context with the initial sentence of FAR 52.212-4(1), 
which furnishes the government the right to terminate the contract for its convenience, 
it is clear the language of the third sentence sets forth a procedure or process for the 
government to compensate fairly a contractor whose contract has been terminated for 
convenience. See Vazquez-Claudio, 713 F.3d at 115. The first prong of the sentence 
providing for payment to the contractor of "a percentage of the contract price 
reflecting the percentage of work performed" prior to the termination notice, by its 
plain language, specifies a means for compensating the contractor for the work it has 
done before termination. The second prong of the sentence providing for payment to 
the contractor of "reasonable charges" the contractor can "demonstrate" "have resulted 
from the termination," when read in conjunction with the first prong of the sentence 
relating to recovery for work completed, refers to the recovery of those charges 
incurred that 
"do not relate to work completed" but should be reimbursed to fairly 
compensate the contractor whose contract has been terminated. 
This interpretation of the second prong of the third sentence of FAR 52.212-4(1) 
is supported by the language of related termination for convenience clauses. See 
Vazquez-Claudio, 713 F.3d at 115 (regulation language must be read in the context of 
36 

related regulatory sections). FAR 52.212-4(1) has been referred to by some 
commentators as a "short form" termination clause because it sets forth a concise 
process or means by which a contractor whose contract has been terminated receives 
compensation. See, e.g., Ralph C. Nash & Paul J. Seidman, Postscript: Termination/or 
Convenience of FAR Part 12 Commercial Item Contracts, Vol. 25, No. 8, NASH & 
CIBINIC REPORT ii 37 (2011). The FAR instruction (FAR 49.502(c)) for another 
termination clause commonly referred to as "short form" (FAR 52.249-4) also uses the 
term "charges" with no definition of that word. This Board, and others, have construed 
the word "charges" with respect to that short form convenience termination clause as 
referring to: start-up costs; unrecovered running expense; preventive maintenance; 
settlement charges; and other charges that are normally paid pursuant to a long form 
termination for convenience clause to fairly compensate a contractor. Carrier Corp., 
90-1BCAii22,409 at 112,557; Am. Maint. and Mgmt. Servs., 76-2 BCA ii 11,960 
at 57,341; Trans-Student Lines, 75-1BCAii11,343, at 54,027; American Packers, 
71-1 BCA ii 8846 at 41,128. Both the Court of Claims and Federal Circuit have held 
that a reasonable and consistent government interpretation is to be given great weight. 
Santa Fe Engineers, Inc. v. United States, 801 F.2d 379, 381 (Fed. Cir. 1986); 
Honeywell, Inc. v. United States, 661F.2d182, 186 (Ct. Cl. 1981). 
Sentences four and five of FAR 52.212-4(1) also support our interpretation of 
the third sentence of that clause. See Lengerich, 454 F.3d at 1370; Reflectone, 60 F.3d 
at 1578 (proper interpretation reconciles text of entire regulation). They provide: 
The Contractor shall not be required to comply with the 
cost accounting standards or contract cost principles for 
this purpose. This paragraph does not give the 
Government any right to audit the Contractor's records. 
FAR 52.212-4(1). These sentences, by their plain language, provide in ascertaining fair 
or just compensation due a commercial item contractor under the third sentence, a 
commercial items contractor need not comply with regulatory cost principles or CAS, or 
undergo a government audit. See FAR 12.403(d)(ii). As discussed above, over the years, 
various methods have been used to ascertain fair or just compensation due a contractor 
whose contract has been terminated for convenience. E.g., Itek Corp., 60-2 BCA ii 2673; 
Contract Settlement Act of 1944, 58 Stat. at 652; Dent Act, 40 Stat. at 1272-73; The 
Urgent Deficiency Appropriation Act, 40 Stat. at 183; Davis Sewing Machine, 60 Ct. Cl. 
at 203. For the last six decades or so, the government has used the inventory and total 
cost bases for ascertaining fair compensation for a fixed-price, non-commercial items 
contractor. E.g., FAR 49.206-2; 17 Fed. Reg. 1798 (1952). As a result, when a contract 
was terminated for convenience, it essentially became a "cost reimbursement" contract 
providing 
for recovery in accordance with government-unique cost principles. D.E. W, 
Inc. and D.E. Wurzbach, A Joint Venture, ASBCA Nos. 50796, 51190, 00-2 BCA 
ii 31,104 at 153,632; Durette, GmbH, ASBCA No. 34072, 91-2 BCA ii 23,756 
at 118,972; R.G. Robbins & Co., ASBCA No. 27516, 83-1BCAii16,420 at 81,691-92; 
37 

accord Praecomm, Inc. v. United States, 78 Fed. Cl. 5, 11 (2007), aff'd, 296 F. App'x 
929 (Fed. Cir. 2008). The contract's "price" therefore did not have the same significance 
it had prior to contract termination. Due to the termination, the contractor was entitled to 
receive its "costs" of performing the work terminated, not its "price." Systems & 
Computer Information, 78-1BCAii12,946; Atlantic, Gulf & Pacific Co. of Manila, Inc., 
ASBCA No. 13533, 72-1BCAii9415 at 43,738, aff'd on recon, 72-2 BCA ii 9698. 
This necessitated application of unique government cost principles and often a 
government audit. See FAR 31.205-42; FAR 49.206-2; R.G. Robbins, 83-1 BCA 
ii 16,420 at 81,688-89. The Section 800 Report (which precipitated FASA), FASA 
(which directed the promulgation of FAR 52.212-4(1)), and the CCA all sought to 
eliminate application of government-unique accounting and audit principles to 
commercial item contractors. F ASA, 108 Stat. 3278; CCA, 110 Stat. 649-52, 656; 
Acquisition Law Advisory Panel, Stream! ining Defense Acquisition Laws at 8-5 to 8-7. 
Those drafting the FAR sought to comply with Congress' intent regarding commercial 
item contracting and expressly specified in the FAR such provisions not be applied in 
ascertaining fair or just compensation for a convenience termination, contrary to prior 
government practice. FAR 12.403(d)(ii), 52.212-4(1). The regulators specified instead 
that recovery for work performed prior to termination be calculated based on contract 
price, i.e., as a percentage of contract price reflecting percentage of work performed prior 
to notice of termination, and that recovery with respect to the remainder, i.e., work not 
performed, be "reasonable charges the Contractor can demonstrate to the satisfaction of 
the Government using its standard record keeping system, have resulted from the 
[convenience] termination," thereby differing from the methods of determining fair 
compensation set forth in termination for convenience clauses prescribed in FAR Part 49. 
FAR 12.403(a), 12.403(d), 52.212-4(1). 
In sum, the third sentence of FAR 52.212-4(1) simply sets forth a more simple, 
straightforward method of ascertaining fair compensation where a commercial items 
contract has been terminated for convenience than convenience termination clauses 
used for other government contracts to induce commercial item contractors to offer 
their wares to the government without fear that they may have to alter their general 
methods of doing business. There is nothing in the language of FAR 52.212-4(1), or its 
authorizing statute, F ASA, directing or suggesting deviation from the long-established 
rule of providing just or fair compensation to contractors who have had their contracts 
curtailed by the government under a convenience termination provision. 
III. SWR's Convenience Termination Claim 
In its post-trial briefs, SWR has modified the claim submitted to the TCO on 
29 June 2007 based upon the Army's termination of its 0013 Contract for the Army's 
convenience to: eliminate fabric structure transportation and storage costs of 
$230,611; reduce the cost of the fabric structures sought from $5,250,000 to 
$2,867,500; reduce the cost of work performed under CLIN AA from $215,314.63 for 
one month's rental/lease of property to $157,897.30 representing the CLIN AA 
38 

monthly per unit price prorated for the period of 6 April 2006 (contract award) to 
27 April 2006 (stop work 
order); and alter the amount of attorney fees sought as 
settlement expenses from $13,163.35 to $11,591.41 (app. br. at 29, 32-33; app. reply 
br. at 18, 25-26). To date, the Army has paid SWR no convenience termination costs. 
In its post-trial briefs, the Army asserts SWR is entitled to recover "at most" $8,778 in 
attorney fees (comprising "settlement expenses") as a result of termination of SWR's 
0013 Contract for the Army's convenience (gov't br. at 110; gov't resp. at 19). 
A contractor bears the burden of proving by a preponderance of the evidence 
that it is entitled to a greater termination settlement amount than that determined by the 
TCO. General Dynamics Land Sys., 02-1BCAif31,659 at 156,411; Unified Eng'g, 
Inc., ASBCA No. 21565, 81-1BCAif14,940 at 73,936. It is well established that the 
contractor "bears the burden of proving the fact of loss with certainty, as well as the 
burden of proving the amount of [its] loss with sufficient certainty so that the 
determination of the amount of damages will be more than mere speculation." Lisbon 
Contractors, Inc. v. United States, 828 F.2d 759, 767 (Fed. Cir. 1987) (quoting 
Willems Indus., Inc. v. United States, 295 F.2d 822, 831 (Ct. Cl. 1961)), cert. denied, 
370 U.S. 903 (1962). 
A. Prong No. 1 
- Work Performed 
Initially, SWR seeks $157,897.30 as a pro-rated payment for April 2006 under 
0013 Contract CLIN AA, which was the line item for rental/lease of property at a 
monthly unit price of $215,314.63. According to SWR, its request for payment under 
CLIN AA "is for work performed" before the stop work order and subsequent 
convenience termination, i.e., from 6 April 2006 (contract 
award) until 27 April 2006 
(Army issuance of stop work order) (app. br. at 29; app. reply br. at 25-26). SWR 
suggests its performance of work under CLIN AA began 6 April 2006, the date of 
contract award (app. reply br. at 13-14). 
There are two legal obstacles, however, to SWR's claim for work performed 
under CLIN AA. The first is that SWR's 0013 Contract was a requirements contract 
for services specifying that 
"performance shall be made only as authorized by orders 
issued in accordance with the Ordering clause" (FAR 5 
2 .216-21 (b)) and that clause 
provided "services to be furnished under this contract shall be ordered by issuance of 
delivery orders ... by individuals or activities designated." FAR 52.216-18(a). The 
Army's CO never issued any delivery order 
for services under CLIN AA so there were 
no services or work under the CLIN that SWR could have been performing for the 
Army. We note the base period for the 0013 Contract commenced 1 June 2006 and 
SWR was to receive 30-days notice of arrival of any POVs so there should have been 
no expectation on the part of SWR of providing rental/lease of property for storage of 
POVs to the Army during April 2006. 
39 

The second legal obstacle to SWR's claim of $157,897.30 under CLIN AA for 
rental/lease services is that SWR entered into a settlement agreement with Pineridge 
Farms, the lessor of the land where SWR intended to perform the 0013 Contract, 
whereby SWR states that it agreed to pay Pineridge Farms a 
total of $15,000 to release 
it from its legal obligations related to lease/rental of the land where deployed service 
members' POVs were to be stored. SWR also seeks reimbursement of that $15,000 
sum here. (App. br. at 27, 32-33; app. reply br. at 25-26) (We address SWR's claim 
for $15,000 below under the second prong of FAR 52.212-4(1)). SWR essentially is 
seeking to recover for cost of subcontractor lease/rental both indirectly (via payment 
under a CLIN for work performed) and directly (as a direct cost incurred as a result of 
the termination). A contractor cannot recover twice for the same cost. See, e.g., Allied 
Materials and Equipment Co., ASBCA No. 17318, 75-1BCA~11,150, at 53,088 
(preparatory expenses and costs of leasehold improvements treated as direct costs for 
purposes of termination could not also be included in overhead); American Electric, 
Inc., ASBCA No. 16635, 76-2 BCA ~ 12,151at58,471 (where indirect overhead 
expense is treated as direct expense after a convenience termination it cannot be 
recovered as an indirect overhead expense); accord FAR 31.205-42( c )(3 ). 
In sum, this is one of those unique cases commentators have postulated in 
support of their criticism of the Red River district court's characterization of the 
second prong of FAR 52.212-4(1) as simply a "safety valve." See Nash & Seidman, 
Postscript: Termination for Convenience of FAR Part 12 Commercial Item Contracts, 
Vol. 25, No. 8, NASH & CIBINIC REPORT~ 37 (unfair compensation may result from 
unnecessary language indicating recovery for reasonable charges resulting from 
termination under second prong is limited and not subject to an award of profit), 
(citing Red River, 802 F. Supp. 2d at 662, n.18). In the appeal before us, there can be 
no recovery under the first prong of FAR 52.212-4(1) because the Army terminated the 
contract for convenience before work was performed under that contract. The 
contractor therefore is limited by the plain language of the convenience termination 
clause to recovery under the second prong of the third sentence of FAR 52.212-4(1), 
which here will be the basis for the just or fair compensation that the contractor is 
entitled to receive. 
B. Prong No. 2 
- Reasonable Charges 
Resulting From Convenience Termination 
1. Pineridge Farms Lease Settlement 
SWR asserts it entered into a lease with Pineridge Farms for property where 
SWR planned to have the fabric structures erected to store deployed service members' 
POVs, and Pineridge Farms began site preparation work for 0013 Contract 
performance after notice of contract award by crushing on-site rock and concrete 
debris for spreading as a gravel surface for stored POVs (app. br. at 17-18). SWR, 
however, later "negotiated its way out" of this lease, by agreeing to pay Pineridge 
40 

Farms $15,000, which constituted expenses Pineridge Farms incurred for engineer's 
fees in obtaining permits for SWR to use the property, and equipment and labor 
charges associated with site preparation work (app. br. at 27). SWR seeks recovery of 
the $15,000 it contends it is obligated to pay Pineridge Farms. 
The Army asserts SWR is not entitled to recover the charges because it never 
showed it paid $15,000 to Pineridge Farms or that the charges claimed and invoiced by 
Pineridge Farms were actually "incurred" by Pineridge Farms. The Army further 
asserts, that even if SWR had made such showings, the charges sought are precluded 
under the second prong of the third sentence of FAR 52.212-4 because they arose "in 
advance of the termination date" and "cannot be said to logically result" from the 
"later" contract termination, citing our decision in Red River which the Army 
acknowledges was reversed. (Gov't br. at 67, 86-88) 
While the Army faults SWR for not having paid 
the $15,000 to Pineridge 
Farms, "actual payment" need not occur. The incurrence of an obligation to pay is 
sufficient for purposes of recovery after a termination for convenience. The term 
"charge" in FAR 52.212-4(1) "means '[an] expenditure or incurred expense."' 
Individual Dev. Assocs., Inc., ASBCA Nos. 55174, 55188, 06-2 BCA ii 33,349 
at 165,369 (citing WEBSTER'S THIRD NEW INTERNATIONAL DICTIONARY 
(UNABRIDGED) 377 (8th ed. 1986)); accord Norman M Giller & Assocs. v. United 
States, 535 F.2d 37, 41 (Ct. Cl. 1976); Mountain Plains Educ. and Econ. Dev. 
Program, Inc, ASBCA No. 21714, 78-1BCAii13,083 at 63,919. 
Moreover, while the Army further faults SWR for not demonstrating its lessor, 
Pineridge Farms, actually incurred $15,000 in charges for site work and engineering 
fees, the claim presented by SWR is not for site work and engineering fees. Rather, it is 
a claim for charges SWR incurred settling a lease or subcontract due to Army 
termination of SWR's prime contract. The record here contains documentation 
generated by both SWR and the Army showing (a) SWR was leasing real property in 
Hawaii from Pineridge Farms to perform the vehicle storage contract and (b) Army 
personnel visited that site observing site conditions and efforts the Army clearly deemed 
necessary to prepare that site for use under the 0013 Contract, which set forth a per 
month payment of $215,314.63 for property rental/lease under CLIN AA. SWR 
presented in this appeal a November 2006 invoice from Pineridge Farms for the $15,000 
in charges it agreed 
to pay to settle legal obligations it owed Pineridge Farms under the 
lease. Since rental costs under unexpired leases usually are allowed as termination 
costs, see, e.g., Info. Sys. & Networks Corp., ASBCA No. 46119, 02-2 BCA ii 31,952 
at 157,876, SWR's incurrence of a $15,000 charge to cancel or curtail the Pineridge 
Farms lease was for the benefit of the Army and resulted in a significant reduction in 
termination costs. See Lockheed Aircraft Corp. v. United States, 375 F.2d 786, 794-95 
(Ct. Cl. 1967); DeLong v. United States, 175 F. Supp. 169, 175 (Ct. Cl. 1959). The 
agreement to pay Pineridge Farms one payment of $15,000 to avoid a lease termination 
penalty of $35,000 or monthly rental payments, which CLIN AA suggests likely 
41 

exceeded $100,000 each, clearly was both prudent and reasonable. See, e.g., Bos 'n 
Towing and Salvage Co., ASBCA No. 41357, 92-2 BCA if 24,864 at 124,031; 
General Electric Co., ASBCA No. 24111, 82-1BCAif15,725 at 77,806, recon. denied, 
83-1BCAif16,207; FAR 31.205-42(e)(2); see also FAR 12.403(a) (FAR Part 49 may 
be used as a guide if principles are not in conflict with FAR Part 12). Thus, under the 
second prong of the third sentence of FAR 52.212-4(1), SWR has demonstrated using its 
standard record keeping system it incurred a "reasonable" charge of $15,000 to end its 
lease with Pineridge Farms as a result of the Army's convenience termination of the 
0013 Contract. 
Relying on our decision in Red River, 09-2 BCA if 34,304, which was reversed, 
the Army maintains that, even if such a showing has been made, S WR cannot recover 
the charges because they arose "in advance of the termination date" and, as a matter of 
law, "cannot be said to logically result" from the "later" contract termination. As 
discussed at length above, after extensive review of FAR 52.212-4(1), the case law 
concerning convenience terminations, and the statutory and regulatory framework for 
such terminations, we have concluded that our initial interpretation of the second 
prong of the third sentence of FAR 52.212-4(1) set forth in the Red River decision, 
which was effectively vacated by the district court's reversal and is not now binding 
on us, was incorrect. We construe the third sentence of FAR 52.212-4(1) as simply 
setting forth a more simple, straightforward method or process for ascertaining fair 
compensation for a commercial items contract terminated for the government's 
convenience. Nothing in the language of FAR 52.212-4(1), or its authorizing statute, 
F ASA, directs or suggests any deviation from the long-established rule of providing 
just or fair compensation to contractors who have had their contracts curtailed by the 
government under a convenience termination provision. The second prong of the third 
sentence, when read in the context of related clauses, refers to the recovery of 
unavoidable, reasonable charges incurred other than those relating to contract work 
completed (which was addressed under the first prong) that should be paid to fairly or 
justly compensate a contractor whose contract has been terminated. 
When the drafters of procurement regulations desire to limit or restrict recovery 
in a convenience termination, they know how to do so. A "short form" termination for 
convenience clause (for inclusion in service contracts) provides for no recovery other 
than for services rendered. Trans-Student Lines, 75-1 BCA if 11,343 at 54,027, ajf'd 
on recon., 75-2 BCA if 11,419 at 54,348; Guard-All of America, 79-1BCAif13,874 
at 68,066. The clause, however, is to be used only if it has been reasonably 
determined that termination for convenience would not result in a claim for 
anything but the services rendered. FAR 52.249-4, TERMINATION FOR CONVENIENCE 
OF THE GOVERNMENT (SERVICES) (SHORT FORM) (APR 1984); ASPR 7-1902.16(b) 
and 8-705.l(b); see, e.g., Laboratory Systems Services, 95-1BCAif27,527 at 137,196. 
The second prong of the third sentence of FAR 52.212-4(1) contains no language 
limiting or restricting compensation where a contract has been terminated to payment 
essentially for services rendered. We decline to read such language into the clause 
42 

where it now does not exist. Victory Constr. Co. v. United States, 510 F.2d 1379, 
1386 (Ct. Cl. 1975) (reading into regulation a totally unarticulated procurement policy 
amounts to impermissible overreaching). 3 
In sum, relying upon both its own standard record keeping system and Army 
records, SWR has demonstrated it incurred an unavoidable "reasonable" charge of 
$15,000 to end its land lease with Pineridge Farms as a result of the Army's 
convenience termination of the 0013 Contract. It thus is entitled to recovery of that 
sum under the second prong of the third sentence of FAR 52.212-4(1).4 
2. $75,000 Payment to FES 
SWR asserts 
the $75,000 check it issued to FES during April 2006 is an 
"unreimbursed charge directly allocable to ... [the 0013] contract" (app. reply br. at 23). 
In its briefs, SWR characterizes the 13 April 2006 check as a "deposit" for fabric 
structures (app. br. at 18). 
The Army asserts that it is unclear from the face of the $75,000 check that it is 
allocable to this contract. According to the Army, based on its timing and amount, the 
3 The dissent states that the FAR "simply and unambiguously declares that, in 
addition to the percentage of the contract price reflecting the percentage of the 
work performed, a terminated commercial items contractor 'shall be 
paid ... [a]ny charges the contractor can demonstrate directly resulted from the 
termination."' It is well-settled that a tribunal is not to resort to the history of 
the drafting of a regulation, as the dissent does here, in construing an 
unambiguous regulation. If the language of a regulation is clear, we are bound 
to give effect thereto. Manhattan Savings Bank v. United States, 557 F.2d 
1388, 1390 (Ct. Cl. 1977). When the 
words of a regulation are unambiguous, 
as the dissent states here, our inquiry is complete, except in rare circumstances. 
See, e.g., Hall v. United States, 677 F.3d 1340, 1346 (Fed. Cir. 2012) (citing 
Conn. Nat'! Bank v. Germain, 503 U.S. 249, 254 (1992)); Norfolk Dredging 
Co. v. United States, 375 F.3d 1106, 1110 (Fed. Cir. 2004) (we need not seek 
clarification if language is clear and unambiguous absent extraordinary 
circumstances); Texas State Comm. for the Blind v. United States, 796 F .2d 
400, 406 (Fed. Cir. 1986) (en bane), cert. denied, 479 U.S. 1030 (1987). An 
exception arises only where the plain meaning produces a result "so bizarre" 
that the drafters "could not have intended it." Weddel v. Dept. of Health & 
Human Services, 23 F.3d 388, 391 (Fed. Cir. 1994). The dissent proffers no 
suggestion that the plain language of the FAR produces a "bizarre result." 
4 With respect to this claim, and other claims by S WR, we rely on records other than 
the contractor's own standard record keeping system, e.g., contemporaneous 
Army and SWR emails discussing the Pineridge Farms site lease. 
43 

check most likely relates to FES's purchase of three new 1,000 foot "FAST" tents 
from Aztec and is allocable to the Bridge Contract where SWR used those structures. 
(Gov't resp. at 16) 
We found above based upon documents from SWR's standard record keeping 
system that the $75,000 check to FES was dated 13 April 2006, one week after award 
of the 0013 Contract and the same date SWR received a fabric structure quotation 
from Sprung, which SWR did not accept. We additionally found above, based on 
documents from the standard record keeping system of FES, "agent" or possible 
subcontractor of SWR, that FES deposited the SWR check on 19 April 2006 and the 
very next day, 20 April, obtained a cashier's check for $75,000 made out to Classic, a 
fabric structure company in the process of acquiring Aztec. Moreover, on 20 and 
21 April 2006, at the cost ofFES, Phoenix-PDQ shipped drayage from Aztec Tents of 
Torrance, California (the three new 1,000 foot long fabric structures) to the Los 
Angeles Harbor for transport to Hawaii. Thus, with respect to the $75,000 check, both 
SWR and FES acted before issuance of the Army's 26 April 2006 stop work order 
halting 0013 Contract performance. The $75,000 charge, therefore, was incurred for 
the 0013 Contract awarded 6 April 2006, not the Bridge Contract awarded 25 May 
2006. 
We further found above based upon documents from SWR's standard record 
keeping system that, in performing its 2004 POV contract, SWR executed 
a 13-page, 
12-month lease to own for fabric structures requiring an upfront payment or deposit at 
the time of order of structures in a similar sum. Under that agreement, ifthe lease was 
terminated prior to shipment of the structures, the lessor could impose on the lessee a 
restocking fee of approximately $75,000. Based on this documentation, deposition 
testimony of the FES official dealing with both SWR and Aztec that the $75,000 check 
was a deposit on three new 1,000 foot long Aztec tents intended for use under the 0013 
Contract, and the shipment of the new tents to the Harbor shortly after purchase, we 
conclude that the $75,000 charge was in the nature of a deposit on new tents to be used 
on the 0013 Contract. While the Army appears to contend SWR cannot recover this 
charge because the new tents ultimately were used on the Bridge Contract, it cites no 
legal support for that proposition. SWR is simply seeking here a "deposit" made prior 
to issuance of the stop work order and 0013 Contract termination. When leases or 
purchase arrangements are cancelled, deposits made are generally forfeited (and 
sometimes restocking fees imposed). We conclude from the record in this appeal that, 
as a result of the 0013 Contract convenience termination, SWR has incurred an 
unavoidable reasonable charge for a deposit of $75,000 in preparing to perform the 
0013 Contract which it is entitled to recover. See FAR 12.403(c) (COs may continue 
to use FAR Part 49 as guidance to the extent that it does not conflict with FAR Part 
12); FAR 49.20l(a) (contractor should be compensated for preparations made for 
terminated portions of the contract); MIG Corp., ASBCA No. 54451, 05-2 BCA 
ii 32,979 at 163,385 (same). 
44 

3. Travel Expenses and Salary 
SWR asserts that, during April 2006 prior to issuance of the Army's stop work 
order, its President, Mr. Swindall, incurred $3,123.69 in travel expenses in preparing 
to perform the terminated 0013 Contract (app. br. at 19, 28; app. reply br. at 26). As 
found above based on documents from SWR's standard record keeping system, 
Mr. Swindall travelled to Hawaii on 10 April 2006 to assist SWR's project manager 
with preparations for the 0013 Contract performance and attend 
a post-award 
conference with the Army on 17 April 2006, thereby incurring charges for his travel 
and subsistence. SWR further asserts that, during April of 2006, it incurred $3,588.64 
in charges for wages of its full time project manager, Mr. King, who was preparing for 
performance of the 0013 Contract work by recruiting and interviewing employees, 
assisting with site preparation, making necessary arrangements with vendors, and 
attending the Army's post-award conference (app. br. at 19, 27). As found above, 
SWR checks and pay stubs show SWR paid Mr. King $1,786.24 for each of two pay 
periods - 1 April 2006 through 15 April 2006 and 16 April 2006 through 30 April 
2006. 
Relying 
again upon our decision in Red River, which was reversed, the Army 
asserts that "preparatory costs such as these are not allowable under [FAR] 52.212-4(1)." 
It asserts that a "contractor receives a percentage of the contract price regardless of 
costs" under the first prong of the third sentence of FAR 52.212-4(1) and "to allow 
preparatory costs ... allowable in terminated non commercial contract[s] would be 
inconsistent with FAR 52.212-4(1)." (Gov't br. at 88) 
As discussed above, SWR does not receive a percentage of the contract price 
for work performed because no work was performed here. SWR' s only recovery of 
monies as fair compensation occurs under the second prong of the third sentence of 
FAR 52.212-4(1). Thus, the Army's premise -that SWR recovers a percentage of the 
0013 Contract price regardless of its costs- simply is incorrect. More importantly, 
contrary to the Army's assertion, the second prong of the third sentence of the FAR 
contains no language that limits or restricts compensation when a contract has been 
terminated to payment for services rendered. As explained above, we decline to read 
such language into FAR 52.212-4(1) where it does not now exist. Victory Cons tr., 
510 F.2d at 1386. 
The Army further asserts Mr. Swindall's travel charges "appear to be properly 
allocable to" the Bridge Contract 
because his credit card billing statement reflects that 
the charge for a month's rental ofbeachfront lodging was posted on 10 May 2006, the 
last day of the month's rental, after issuance of the stop work order (gov't br. at 89). It 
contends that the charges are not compensable under FAR 52.212-4(1) because they 
relate to SWR's preparation to compete for award of the Bridge Contract (id.). 
45 

The Bridge Contract solicitation, however, was not issued until 24 May 2006, 
well after the incurrence of these expenses. While one of the charges for one month's 
lodging was not posted to a credit card until the 30th and last day of the one month's 
rental, the obligation to pay the month's rental and other charges were all incurred 
before issuance of the stop work order on 26 April 2006. We conclude (based on 
documents from SWR's standard record keeping system) that, as a result of the 0013 
Contract convenience termination, SWR has incurred unavoidable reasonable travel 
and subsistence charges of $3,123.69 in preparing to perform the 0013 Contract which 
it is entitled to recover here. See FAR 12.403(c), 49.20l(a); MIG Corp., 05-2 BCA 
ii 32,979 at 168,3 85. 
We also conclude (based on documents from SWR's standard record keeping 
system) that, as a result of the convenience termination, SWR incurred unavoidable, 
reasonable charges for the wages of its project manager in preparing to perform the 
POV contract which it now is entitled to recover. See FAR 12.403(c), 49.20l(a); MIG 
Corp., 05-2 BCA ii 32,979 at 168,385. While SWR seeks $3,588.64 (app. hr. at 27; 
app. reply br. at 26), the checks and pay stubs produced for Mr. King encompass two 
pay periods totaling 28 days. SWR, however, is only entitled to recover Mr. King's 
wages for 6 April (contract award) through 27 April 2006 (stop work order 
issuance) 
or a total of21 days. We therefore reduce the sum set forth on checks and pay stubs 
($3,572.48) by one quarter to reflect wages for only 21 days, granting SWR recovery 
of $2,679.36 for Mr. King's wages. 
4. $6 Million Fabric Structure "Purchase" 
SWR asserts in its briefs that 
it purchased from FES for $6 million the three 
new 1,000-foot-long Aztec tents and numerous "used" tents collected mostly by FES 
through its "sweat equity," i.e., willingness to disassemble and relocate fabric 
structures 
an owner no longer had any use for and did not desire to store, and that the 
purchase price for these structures included transportation to Hawaii and installation. 
According to SWR, upon award of the 0013 Contract, it accepted a 10 November 2005 
offer from FES to sell these structures and perform related services for the sum of 
$6 million. SWR adds that, after the Army terminated the 0013 Contract for 
convenience, FES sold several of the fabric structures and "bought back" the 
remainder for $2 million, leaving SWR with an obligation to pay FES $2,867,500 
for the fabric structures, which it seeks here. (App. br. at 18, 23, 44; app. reply hr. 
at 14-15, 18-21, 26) 
The Army asserts that S WR has not demonstrated using its bank statements, tax 
returns, general account ledger or any accounting records that it incurred a $6 million 
liability for purchase of fabric structures. It also asserts the actions of SWR and FES 
during 2006 did not reflect that SWR had "purchased" the fabric structures from FES 
but that FES was allowing SWR to use the tents pursuant to a lease of some form 
(such as rent with option to buy), citing FES charging SWR $30,000 a month rent for 
46 

use of the new Aztec tents on the Bridge Contract, SWR making $30,000 payments to 
FES in response to FES rental invoices, and FES taking all actions with respect to sale 
of several of the structures (e.g., negotiating their sale price and collecting their sale 
proceeds). The Army notes all of SWR's purported agreements with FES were said to 
be "oral," which it states "is fraught with the opportunity for fraud and collusion." 
The Army adds that, while SWR suggests it paid $6 million for fabric structures in an 
arms-length transaction, the appraisal SWR obtained for the fabric structures after 
contract termination indicated their fair market value was only $750,000. (Gov't br. 
at 75-77, 99, 108, 110; gov't resp. at 11, 14, 17) 
It is well established that a contractor has the burden of proving the costs it 
incurred in performance of items of work that were terminated. E.g., Del. Tool & Die 
Works, Inc., ASBCA No. 14033, 71-1 BCA ii 8860 at 41,183, ajf'd on recon., 72-1 BCA 
ii 9206; accord Lisbon Contractors, 828 F.2d at 767; Dehdari General Trading & 
Contracting EST, ASBCA No. 53987, 03-1BCAii32,249 at 159,450. SWR's 
commercial items contract contains a convenience termination clause, FAR 52.212-4(1), 
expressly specifying the "Contractor shall be paid ... reasonable charges the Contractor 
can demonstrate to the satisfaction of the Government using its standard record 
keeping system that have resulted from the termination (emphasis added). 
Accordingly, to recover fabric structure cost here, SWR must at a minimum show "using 
its standard record keeping system" that it actually incurred such cost. We agree with the 
Army that SWR has not made that showing here. 
While a commercial items contractor is not required to submit to an audit, 
FAR 12.403(d)(ii) and 52.212-4(1), a DCAA audit actually occurred of the standard 
records kept by SWR here. The audit report found: 
SWR's books and records do not reflect any 
accounting entry for the claimed $6,000,000 buildings 
expense. We obtained the contractor's financial statements 
for FY 2005 and FY 2006. We did not see the $6,000,000 
building recorded as an asset, in accounts payable, or on its 
2005 & 2006 tax returns. The contractor did not record the 
$6,000,000, either as a period expense during FY 2005 or 
FY 2006 or as a capital expense to be depreciated over the 
useful life of the asset(s) .... 
(R4, tab 99 at 6) While SWR's tax returns and other standard financial records 
reflected SWR's expenses for other items, such as vehicles, the DCAA auditor who 
reviewed the audit prior to its issuance testified at trial that SWR's standard records 
reflected "no asset entry, no note payable, no accounts payable, no anything" 
regarding its $6 million purported purchase of fabric structures from FES (tr. 3/132). 
47 

SWR acknowledges that it cannot point to any contemporaneous document 
which references the purported $6 million purchase, not even one email or letter (see 
app. br. 14-15; tr. 1/230, 237, 251). It maintains in its briefs that a "quote" dated 
10 November 2005, about five months before contract award, and a claim filed with 
the bankruptcy court more 
than three years after the 0013 Contract was terminated, are 
sufficient documentation to establish existence of the fabric structure purchase (app. 
br. at 41-42; app. reply br. at 14-15). SWR, however, fails to recognize that the 
"quote" - which on its face is merely an "unexecuted," Word-software-generated 
document stating that the document constitutes a "quote" expiring in November of 
2005, months before the 0013 Contract award- in no way shows or establishes that a 
$6 million purchase or contract was entered into months later (or for that matter at any 
time) by SWR and FES. Moreover, a claim submitted by an asserted creditor in a 
bankruptcy proceeding, such as the claim filed by FES in SWR's Chapter 11 action, is 
nothing more than what we call it- a "claim." An unsupported claim document that is 
submitted by a party seeking money is not proof of the claim that the party asserts. 
Roberts Int 'l Corp., ASBCA No. 15118, 71-1 BCA ii 8869; accord Industrial 
Refrigeration Service Corp., V ABCA No. 2532, 91-3 BCA ii 24,093 at 120,594 (mere 
allegations are insufficient to satisfy proof burden). 5 
While SWR appears to suggest we are free to accept the testimony of 
Mr. Swindall that a $6 million purchase of fabric structures occurred here between SWR 
and FES and simply make such a finding, SWR's suggestion contravenes the express 
language of the convenience termination clause of its contract. Under the clause, a 
contractor is entitled to payment of charges it can "demonstrate to the satisfaction of the 
Government using its standard record keeping system," not any charges asserted 
under 
oath by a company official. See Industrial Refrigeration Service, 91-3 BCA ii 24,093 
at 120,594 (comprehensive documentation complying with cost principles will not be 
required, but contractor must meet burden of proving costs were incurred). We note 
that, while Mr. Swindall asserted under oath at trial that SWR purchased $6 million of 
fabric structures from FES, including the 1,000-foot-long Aztec tents used by it on the 
Bridge Contract, only six months earlier he asserted under oath in an affidavit filed with 
the Board that SWR leased the Aztec tents from FES and paid FES a monthly rental for 
the tents of $30,000. Mr. Swindall asserted at trial that his earlier statements under oath 
in the affidavit simply were a mistake, but SWR's record keeping system contains 
5 We note that the FES bankruptcy claim states it is corroborated by SWR's appeal 
here, which "references" FES's claim. SWR's appeal here is simply another 
"claim" (this time by SWR against the Army) and once again is not proof of 
existence of a $6 million contract between FES and SWR. We further note that 
the bankruptcy claim SWR relies on conflicts with its own assertions of an FES 
contract. The claim states that FES began performance of its claimed SWR 
contract by shipping fabric structure components from California to Hawaii in 
"March 2006," the month before award of the 0013 Contract. 
48 

invoices from FES seeking $30,000 a month during SWR's use of the Aztec tents on the 
Bridge Contract and $30,000 checks from SWR to FES in response to those invoices. 
These documents impeach Mr. Swindall's trial testimony. Unified Eng'g, 81-1 BCA 
if 14,940 at 73,937 (the most dependable proof of payment of rent is cancelled checks). 
It is well established that "[ e ]xaggeration, inherent improbability, self-contradiction, 
omissions in a purportedly complete account, [and] imprecision and errors may all 
breed [the] disbelief and therefore the disregard of even uncontradicted nonopinion 
testimony." Sternberger v. United States, 401F.2d1012, 1016 (Ct. Cl. 1968). Thus, 
even if we were to ignore the termination clause language, we cannot accept the trial 
testimony regarding an SWR fabric structure purchase. See Industrial Refrigeration 
Service, 91-3 BCA if 24,093 at 120,595 (credible evidence must be presented to 
establish the validity of claimed costs). While SWR attempts to buttress the trial 
testimony of Mr. Swindall by citing isolated sentences from the deposition of the FES 
official who dealt with SWR, after reviewing the entire deposition, we concur with the 
witness that he appears to be experiencing health problems affecting his memory. 6 We 
have thoroughly reviewed all testimony and documentation in this appeal, and cannot 
state with any certainty the 
nature of the relationship between SWR and FES. The 
evidence here does not disclose whether FES was acting principally as a lessor, partner, 
party to a joint venture, agent, subcontractor, or in some other role. To find that FES 
possessed a $6 million contract with SWR and solely was a subcontractor selling goods, 
as the dissent would have us do, would be to base a finding on surmise. 
In sum, it is SWR's burden to show charges it incurred in performance of items 
of work that were terminated. SWR has not demonstrated that it incurred $6 million in 
charges for purchase of fabric structures from FES and therefore cannot show it should 
be paid any part of the alleged purchase charges pursuant to the convenience 
termination clause set forth in its commercial items contract. 7 FAR 52.212-4(1). 
6 None of the judges on this panel had an opportunity to observe Mr. McGarry of 
FES. The only FES testimony here is the "transcript of a deposition" where the 
Army clearly 
was surprised to learn from the witnesses' own testimony that the 
witness suffers from health problems affecting his memory. 
7 The dissent "finds" that SWR had an "oral understanding" that it "purchased" the 
three new 1,000-foot tents, plus numerous used tents owned by FES, for 
$6 million in "April 2006" based on trial testimony by Mr. Swindall (if 8), but 
Mr. Swindall also testified under penalty of perjury that SWR paid "rent" for 
the three new 1,000-foot tents from June 2006 through February 2007 and the 
latter testimony is supported by SWR's business records. We are not familiar 
with any business practice to pay "rent" to use tents or other items that a 
company previously has "purchased" and, therefore, cannot accept the dissent' s 
"finding" that the new 1,000-foot tents were "purchased" by SWR in April 
2006 (ifif 7, 8). See, e.g., United States v. Winstar Corp., 518 U.S. 839, 862-63 
( 1996) (a tribunal should not interpret a record in a manner favoring irrational 
business conduct). 
49 

5. Settlement Charges 
In its briefs, S WR seeks $11,591.41 in attorney fees that it was charged by two law 
firms for legal work with respect to preparation of its convenience termination 
settlement proposal and subsequent discussions/negotiations occurring with the Army 
concerning that proposal (app. br. at 28; app. reply br. at 25). The Army 
acknowledges that attorney fees comprising settlement expenses are compensable 
under the second prong of the third sentence of FAR 52.212-4(1), but asserts in its 
post-trial brief that SWR's claim of attorney fees charges includes $4,265 of 
unsubstantiated, unrelated charges and therefore should be reduced to $7,326.41 (gov't 
br. at 90). In its post-trial reply brief, the Army states SWR is "probably entitled to 
recover 
$8, 778 in settlement expenses" but offers no explanation for the more than 
$1,300 difference in attorney fee charges it previously acknowledged as recoverable 
(gov't resp. at 19). 
Allowance of reasonable attorney fees for services rendered in preparation of a 
termination settlement proposal and in attempting to negotiate an amicable resolution 
of the charges presented in the proposal is well settled. E.g., Dairy Sales Corp., 
593 F.2d at 1005 (attorney fees are compensable costs if incurred for the 
preparation of termination settlement claims); H&J Construction Co., ASBCA 
No. 18521, 76-1BCAif11,903 at 57,085. We have reviewed the attorney billing 
records admitted into evidence at trial, found the charges arise from the preparation 
and negotiation of SWR's convenience termination settlement proposal, and the total 
of such charges is not less than the sum sought by SWR here. The attorney fee costs 
are reasonable (both in terms of rates and number of hours) and comprise unavoidable 
charges resulting from the Army's termination of the 0013 Contract recoverable under 
the second prong of the third sentence of FAR 52.212-4(1). SWR therefore is also 
entitled to recover $11,591.41. 
6. General and Administrative (G&A) Expenses as a Burden 
SWR seeks to recover charges for home office overhead 
with respect to sums it 
recovers here under the convenience termination clause. SWR asserts that: its "home-office 
[overhead] costs are identified, collected, and entered in QuickBooks [software-generated 
records] by SWR employees"; its profit and loss statements are generated internally by its 
employees; its total allowable G&A expenses for FY 2006 were $1,217,155.36; its total 
direct costs for FY 2006 were $10,174,586.17; and its G&A or home office overhead rate 
for FY 2006 therefore "was approximately 11.9%." (App. br. at 29-30, 32-33; app. reply br. 
at 22-23, 26) 
The Army asserts that, as a matter of law, G&A is not an allowable charge 
under a FAR Part 12 commercial items termination. Citing the Board's Red River 
decision which was reversed, the Army states overhead is not compensable "in a 
50 

commercial items context" as it "would be in a FAR Part 49 scenario" because a 
contractor under FAR Part 12 is not required to "adhere to contract cost principles" 
and be audited, precluding the government from verifying "the validity of any costs 
not directly related to contract performance." The Army additionally asserts recovery 
is inappropriate because SWR "is seeking direct costs associated with the terminated 
contract 0013, but is also seeking payment for those costs indirectly as they were 
included in the G&A [base] amount" used to calculate its G&A rate, thereby seeking 
payment from the Army "twice for the same expense." It cites inclusion by SWR of 
over $3 million of termination costs claimed here in its G&A base used to calculate a 
2006 overhead 
rate. (Gov't br. at 91-93) 
As discussed at length above, FAR 5 2 .212-4(1) contains no language in the 
second prong of its third sentence limiting or restricting fair compensation when a 
commercial items contract has been terminated to payment for services rendered, as 
the Army contends. The second prong, when read in conjunction with the first prong 
of the third sentence relating to recovery for work completed, refers to the recovery of 
those charges incurred that "do not relate to work completed" but to work terminated 
and not performed that should be reimbursed to fairly compensate the commercial 
items contractor whose contract has been terminated. Indirect costs of G&A or home 
office overhead can be such a charge. See, e.g., Nicon, 331 F.3d at 878; Kaster Elec., 
84-2 BCA if 17,374 at 86,571. 
In performing a contract, a contractor incurs both "direct" and "indirect costs." 
Direct costs are those directly attributable to the performance of a specific contract and 
can be traced specifically to that contract. Charles G. Williams Constr., Inc. v. White, 
271 F.3d 1055, 1057-58 (Fed. Cir. 2001). "Indirect costs include such things as home 
office overhead, [and are] defined as costs 'that are expended for the benefit of the 
whole business [and] by their nature cannot be attributed or charged to any particular 
contract."' Nicon, 331 F.3d at 882, (quoting Altmayer v. Johnson, 79 F.3d 1129, 1132 
(Fed. Cir. 1996)). A contractor generally recovers "indirect costs" by allocating a 
proportionate share to each of its contracts. Nicon, 331 F .3d at 882; Charles G. 
Williams, 271 F.3d at 1058. 
As the 
Army observes, in calculating a G&A rate for application to sums SWR 
recovers under the convenience termination clause, SWR added over $3 million of 
termination costs it claims in this appeal as "direct costs" to its direct expense base 
totaling $7 ,273, 783 (consisting of its total expenses for 2006 less indirect home office 
expenses and unallowable costs) to calculate the 2006 G&A rate. The net effect of 
adding the costs sought here to the total direct expense base by which indirect home 
office overhead costs were divided to obtain a percentage rate was to "reduce" SWR's 
resulting overhead percentage rate. While the Army suggests inclusion of the costs in 
the base was an effort to recover those costs twice, it was nothing more than an effort 
to arrive at a proper rate by taking total indirect costs for 2006 ($1,217, 15 5) and 
dividing those costs by an allocation measure, which in this case was total direct costs 
51 

for 2006. The Army's contention that SWR should recover "no" overhead charges 
because it added costs sought in this appeal (which were generally not reflected in 
SWR's QuickBooks records) to the rate calculation's direct expense base resulting in 
SWR having an overhead rate of 11.8%, rather than excluding its costs sought here, 
which would have resulted in S WR having an overhead rate of over 1 7%, makes no 
sense and reflects a misunderstanding of the calculation and DCAA audit report. 
As expressly contemplated by FAR 52.212-4(1), using its standard record 
keeping system, SWR demonstrated that based on its QuickBooks records its 2006 
G&A rate could be calculated at 11.8%. SWR's G&A calculation (and resulting 
G&A) rate charge are reasonable for a business of SWR's size and resulted from the 
termination. Accordingly, pursuant to FAR 52.212-4(1), SWR is additionally entitled 
to recover G&A burden charges (calculated as a percentage of the sums it recovers) 
except with respect to settlement charges and profit. See Alfair Dev. Co., ASBCA 
Nos. 53119, 
53120, 05-2 BCA ir 32,990 at 163,506, 163,516, ajf'dper curiam, A/fair 
Dev. Co. v. Harvey, 208 F. App'x 840 (Fed. Cir. 2006); Safeco Ins. Co. of Am., 
ASBCA No. 52107, 03-2 BCA ir 32,341at160,024; Technical & Mgmt. Servs. Corp., 
ASBCA No. 39999, 93-2 BCA ir 25,681, ajf'dper curiam, Technical & Mgmt. Servs. 
Corp. v. Kelso, 1993 U.S. App. LEXIS 33425 (Fed. Cir. Dec. 13, 1993). 
7. Profit 
SWR also seeks profit with respect to the sums it recovers pursuant to the 
convenience termination clause. SWR asserts it typically earns eight to 10 percent 
profit on government contracts and seeks eight percent profit here. (App. br. at 30, 33; 
app. reply br. at 26) 
The Army asserts that profit is only compensable under the "percentage of the 
work performed" prong of the third sentence of FAR 52.212-4(1) and SWR cannot 
receive monies under that first prong because SWR "performed no commercial vehicle 
storage services under the contract." According to the Army, FAR 52.212-4(1) "does 
not contemplate profit apart from whatever profit is included in the contract pricing 
terms." (Gov't br. at 
93) 
The Army further asserts that, while DCAA did not evaluate profit, it found 
based upon SWR's 2006 financial statements that SWR's FY 2006 profit rate was 
actually three percent, not eight. The Army explains DCAA used SWR's net income 
of$289,903 and divided it by total income of $8,866,428 to arrive at its rate. (Gov't 
br. at 93-94; R4, tab 99 at 14-15) 
The Army's interpretation of FAR 52.212-4(1) - as providing only for receipt of 
profit under the third sentence's first prong percentage calculation for recovery with 
respect to work performed - appears in accord with the district court's interpretation in 
Red River, 802 F. Supp. 2d at 662 n.18. With respect to the profit claim, the Army 
52 

correctly notes there can be no recovery under the first prong because the contract was 
terminated before the performance of contract work. SWR therefore recovers nothing 
under the first prong and is limited by the plain language of FAR 52.212-4(1) to 
recovery under the second prong, which can be the only basis for the just or fair 
compensation it is to receive. 
Throughout the very lengthy history of termination for convenience clauses 
contractors have been allowed to recover profit as part of the fair compensation they 
receive in their contract termination settlements, except monies the contract "would 
have produced by way of profit if it had been fully performed." E.g., Russell Motor 
Car, 261 U.S. at 523-24; Urgent Deficiency Appropriation Act, 40 Stat. 183; Dent 
Act, 40 Stat. 1272-73 (reasonable remuneration for expenditures and obligations or 
liabilities necessarily incurred in performing or preparing to perform the contract 
allowable; anticipated profits not allowable); Contract Settlement Act of 1944, 
58 Stat. 652 (allowance for profit on both the preparations made and work done); 
ASPR 407.401, 17 Fed. Reg. 1795 (1952) (settlement should compensate contractor 
fairly for work done and preparations made for terminated portions of contract, and 
include an allowance for profit thereon). The Court of Claims has stated that the only 
substantial difference between sums recoverable by a contractor under a convenience 
termination clause and the sums recoverable in a common-law action for contract 
breach, which include profit, "is the non-inclusion in the former of anticipated but 
unearned profits." William Green Constr., 477 F.2d at 936. 
Both Congress and the regulators drafting FAR 52.212-4(1) were aware of this 
history based on the role convenience terminations play in government procurement, 
but set forth no express language in F ASA or FAR 52.212-4(1) barring recovery of 
profit under the second prong with respect to expenditures a contractor incurred in 
preparing to perform terminated, unperformed contract work. We conclude to impose 
such a bar would be to read into the FAR an unarticulated procurement policy contrary 
to the overall purpose of a termination for convenience settlement, which is to fairly 
compensate a contractor and make a contractor whole for costs incurred in connection 
with the terminated work. A contractor should not suffer as a result of a convenience 
termination and should receive as part of its settlement a reasonable allowance for 
profit. See Nicon, 331 F.3d at 885; Jacobs Eng'g, 434 F.3d at 1381; General 
Dynamics Land Sys., 02-1 BCA ii 31,659 at 156,411. 8 
8 The dissent would deny award of profit under the second prong of the third sentence 
of FAR 52.212-4(1) because FAR 12.403(a) ("GeneraI'') states that the 
commercial item convenience termination clause paragraphs 
"contain concepts 
which differ from those contained in the ... clauses prescribed in Part 49." The 
dissent, however, fails to recognize that, as discussed above, this statement in 
FAR 12.403(a) references the substitution of an approach different than the 
( 1) cost reimbursement approach used generally in Part 49 and (2) application 
of cost accounting standards, cost principles, and audits necessary for the use of 
53 

We conclude that, based on the circumstances of this case, SWR should recover 
profit at the rate of five percent on charges it recovers as part of its fair compensation, 
except for settlement expense and G&A indirect cost, which do not represent costs of 
preparations made for the terminated work. See G.E. Boggs & Assocs., Inc., ASBCA 
No. 34841 et al., 91-1 BCA ~ 23,515 at 117,909; Techno Eng'g & Constr., Ltd., 
ASBCA No. 36869, 90-1BCA~22,566 at 113,250. We have not found that SWR 
invested significant capital to perform the 0013 Contract, but recognize that it 
developed a creative approach to performance with used fabric structures that may 
have saved the Army money had the contract been performed and that it procured a 
reasonable settlement of the Pineridge Farms lease. We also recognize that, due to the 
suspension of work and termination of the 0013 Contract, SWR received a sole-source 
Bridge Contract that allowed it to earn profit from the Army's POV requirements for 
9 of the 12 months of the 0013 Contract base period, but apparently not sufficient 
profit to avoid a Chapter 11 bankruptcy filing about two years after its completion of 
the Bridge Contract. 
SUMMARY 
We reaffirm the well-established principle that, when the government elects to 
terminate for its convenience one of its contracts subject to a convenience termination 
clause, the contractor whose contract has been terminated is entitled to receive fair and 
just compensation from the government in the form of a termination settlement, which 
does not include anticipated but unearned profits. Commercial item statutes and their 
implementing FAR provisions contain no language indicating that their drafters had 
any intent to alter this principle, which has existed for approximately a century.9 
the cost reimbursement approach, all differences specifically set forth in 
FAR 12.403(d), not the denial of profit in a convenience termination settlement, 
which would be a deviation from a century of prior practice and which clearly 
FAR drafters would reference specifically somewhere in FAR 12.403 if such a 
deviation had been intended. 
9 The dissent suggests that we limit the record in a termination for convenience appeal 
to the record made before the CO. We do no such thing here. For example, we 
review and discuss the DCAA audit report and other evidence presented 
at trial. 
The dissent also suggests that we defer to the judgment of the CO and do not 
conduct a de nova review. Again, we do no such thing here. The Army CO did 
not issue any final decision upon the convenience termination claim and did not 
grant SWR any sum of money. We award SWR over $100,000 based upon our 
review of the evidence in this appeal. Finally, the dissent suggests we impose a 
"special evidentiary burden" on commercial item contractors barring them "as a 
matter of law" from demonstrating their convenience termination claims with 
any evidence other than a "contractor record." Once again, we do no such thing 
here. In resolving 
this appeal, we examine and rely on, among other things, 
54 

CONCLUSION 
The appeal is sustained in part. As set forth above, SWR is entitled to recover 
the sum of $123,489.37 plus CDA interest from 13 November 2008 until payment. 
Dated: 
4 December 2014 
(Signatures continued) 
TERRENCE S. HARTMAN 
Administrative Judge 
Acting Vice Chairman 
Armed Services Board 
of Contract Appeals 
emails sent by the government, invoices generated by lessors, and bills of 
lading obtained by FES, none of which constitutes a "contractor record." As 
best we can ascertain, the dissent' s true disagreement with our decision is that 
we abide by well-established legal precedent requiring a contractor to prove 
costs it incurred (Lisbon Contractors, 828 F.2d at 767; Dehdari Gen. Trading, 
03-1BCAii32,249 at 159,450. 
We note that, while the dissent appears to assert it would deny SWR 
recovery of its tent purchase costs because SWR failed to mitigate damages by 
reselling purportedly purchased tents on eBay and upon the mainland, the 
record here contains little evidence regarding the market for reselling fabric 
structures, other than an affidavit from an official of Aztec indicating the tents 
were valued less than the sum allegedly credited by FES and the deposition 
testimony of the FES official indicating there is not much of a re-sale market 
and such structures frequently are abandoned by their owners or donated to 
charity. Consequently, we would be unable to conclude based on the record 
that there was a failure to mitigate. 
55 

I concur 
§~14;:;--
MARK N. STEMPLER 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
I concur 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
56 
I concur 
Administrative Judg_e 
Armed Services Board 
of Contract Appeals 
I concur in part and dissent in part (see 
separate opinion) 
~~~ 
MARK A. MELNICK 
Administrative Judge 
Armed Services Board 
of Contract Appeals 

OPINION BY ADMINISTRATIVE JUDGE MELNICK 
CONCURRING IN PART AND DISSENTING IN PART 
SWR has claimed a number of categories of costs it says are owed under the 
commercial items termination for convenience scheme applicable to this contract. I 
concur in result with the majority respecting SWR's work performed claim, travel 
claim, manager salary claim, settlement charge claim, and General and Administrative 
Expense claim. I also concur with the majority's denial of SWR's claim for storage 
structure costs, but write separately to explain my disagreement with the majority's 
reasoning. I respectfully dissent from the majority's award of SWR's $75,000 deposit, 
the $15,000 Pineridge Farm bill, and profit. 
The following are the facts as I would find them. 
1. On 25 October 2005, the United States Army's Regional Contracting Office, 
Fort Shafter, Hawaii, issued Solicitation No. W912CN-06-R-0004 (R4, tab 1). It 
sought proposals to enter a requirements contract to provide storage services on Oahu 
for the privately-owned vehicles of deployed service members. The contractor was to 
provide "an enclosed storage facility with four walls, concrete, asphalt, or hard packed 
gravel ground, roof, and fire protection/alarm system." (Id. at 3) The storage facility 
was to have 24-hour uniformed security personnel, be enclosed by fencing, have 
access to electricity, and be permitted by local authorities for the specified use (id.). In 
summary, the contractor was to receive and process vehicles, store them, maintain 
them, release them, provide reports to the government, resolve business problems and 
claims, and distribute customer service comment cards (id. at 6). 
2. The solicitation contained contract line item numbers (CLINs) for a single 
base year of performance with four option years. There were six CLINs for each 
year's services. (R4, tab 1 at 13-28) Among them was CLIN OOOlAA, which 
itemized the monthly "[ c ]ost of rental/lease of property to store estimated 2000 - 2500 
vehicles, [ 
c ]ontractor to invoice monthly the cost of property lease/rent " (id. at 14 ). 
Another was CLIN OOOlAB, which, after Modification No. POOOl was issued on 
25 January 2006, provided that the contractor: 
Furnish warehouse space to store Privately Owned 
Vehicles (POVs) in accordance 
with the statement of work, 
(storage units to accommodate minimum of 100 vehicles 
per storage unit)[.] Delivery orders for storage units will 
be issued as required. Contractor will receive 30 day 
notice of various deliveries of vehicles, vehicles are 
required to be under cover ... within 30 days of receipt of 
delivery order. (To be billed monthly for total number of 
storage units utilized). 
57 

(R4, tab 2 at 2) The CLIN contemplated a maximum of 360 storage units. 10 Thus, 
under this CLIN, the contractor was to itemize the monthly cost of storage units 
capable of accommodating a minimum of 100 vehicles each. Delivery orders would 
be issued for individual storage units and billings would be on a monthly basis for 
each unit used. Thirty days notice would be given for the delivery of vehicles, 
and vehicles would be required to be under cover "within 30 days of receipt of 
delivery order." Among the factors the solicitation stated would be considered for 
award was a mobilization plan that explained how the contractor planned to be fully 
operational "within 30 days after the contract award" (R4, tab 1 at 36). 
3. Previously, SWR had performed a contract for services similar to those in 
the solicitation (R4, tab 3 at 9). In preparing to submit an offer, SWR concluded that 
structures manufactured by Sprung Instant Structures, Inc. (Sprung) would be 
acceptable storage units for the vehicles (tr. 1193-95). Accordingly, 
it contacted 
Mr. Jim McGarry, founder of Florida Exposition Service, Inc. (FES). FES was a 
Sprung installation contractor that had acquired a number of Sprung structures of its 
own over the years. (R4, tab 3 at 9; dep. of Jim McGarry (dep.) at 14-18, 25, 35, 
42-44, 52, 190) FES chose to supply structures to SWR for the contract after 
confirming that Sprung had no interest in doing so itself ( dep. at 66-69). In a letter 
dated 10 November 2005, FES informed SWR that it would sell SWR up to 400,000 
square feet of Clear Span Membrane Structures for $6 million (R4, tab 45; dep. at 42, 
70). The sale would include a variety of Sprung structures in FES' possession, plus 
three 40 x 1000 foot structures 
FES would purchase from a company named 
Classic 
Tents (dep. at 28-29, 74, 253-54, dep. ex. 13 at 2). 
4. On 21 February 2006, SWR submitted a revised proposal to the government 
in response to the solicitation (R4, tab 3; app. ex. 2, tab 14). SWR identified property 
it would lease for a minimum of five years (R4, tab 3 at 4). It also stated that vehicles 
would be housed in Sprung structures that it would purchase from FES and install on 
the property (id. at 9). It indicated that each structure would store at least 100 vehicles 
and that a total of360,000 to 400,000 square feet of space had been "programmed." 
SWR explained that purchasing the structures from FES created a "tremendous 
savings" that it would "pass on to the Government as reflected in our bid price." (Id.) 
Though it did not state how much it was paying for the structures, or describe any 
other terms of its transaction for them, S WR represented that its relationship with FES 
provided an "unusual opportunity of procuring these structures at below normal 
market value" (id.). SWR also provided a schedule of tasks that it would perform to 
have all of the facilities, equipment, and personnel in place to commence operations 
30 days after award (id. at 82-84). 
10 I interpret the requirement to be for a maximum of 30 units per month, times 
12 months, for a total of 360 units. 
58 

5. SWR offered to provide the leased property required by CLIN OOOlAA for 
$215,314.63 per month during the base year, for a total of$2,583,775.56. SWR's total 
offer for CLIN OOOlAA for both the base and option years was $8,392,209.72. SWR 
offered to furnish up to 360 units of warehouse space under CLIN OOOlAB for the 
base year for $950.83 per unit, for a total of $342,298.80. SWR's total offer for 
CLIN OOOlAB for both the base and option years was $1,711,494. (App. ex. 2, tab 14 
at 834-49) 
6. On 6 April 2006, the government awarded Contract No. W912CN-06-D-0013 
to SWR and authorized it to begin performance (R4, tab 4 ). The contract contained the 
solicitation's schedules and the prices proposed by SWR (id. at 15-30). It contained the 
Federal Acquisition Regulation (FAR) 52.212-4, CONTRACT TERMS AND CONDITIONS­
COMMERCIAL ITEMS (OCT 2003) clause; the FAR 52.216-21, REQUIREMENTS (OCT 1995) 
clause; and the FAR 52.242-15, STOP-WORK ORDER (AUG 1989) clause (id. at 34, 42, 
46). Pursuant to the FAR 52.216-18, ORDERING (OCT 1995) clause, "services [were] to 
be ... ordered by issuance of delivery orders or task orders" beginning on 1 April 2006 (id. 
at 41). The contract specified the initial delivery dates for all of the base year CLINs to 
be 1 June 2006 (id. at 31 ). The parties held a post-award conference on 17 April 2006, 
which was attended by SWR's Vice President, Mr. Timothy Swindall, and the 
contracting officer (CO). The conference agenda stated that the contract's base period 
was to begin on 8 May. (R4, tab 52 at 6) 
7. Upon receiving the award, Mr. Swindall telephoned Mr. McGarry ofFES 
and informed him of it. Mr. Swindall instructed Mr. McGarry "to get busy ... to get 
structures over there and installed." (Tr. 11142) FES inquired into transportation costs 
and commenced efforts to transport structures and equipment in its possession on the 
mainland to port in Los Angeles, 
California, for shipment to Hawaii ( dep. at 86-94 ). 
On 13 April 2006, SWR sent FES a check for $75,000 (R4, tab 50; dep. at 75-76). On 
20 April, FES had a $75,000 Cashier's Check issued to Classic Tents for the three 
additional 40 x 1000 foot structures, which it purchased for $474,000 (R4, tab 51; 
dep. at 171, dep. ex. 13 at 26). 
8. SWR and FES did not execute a written contract for the sale of the structures 
by FES to SWR. Nor did SWR record any such agreement in its accounting records 
(tr. 2/80-81 ). However, in April 2006, Mr. McGarry and Mr. Swindall established an 
oral understanding between them that FES would transfer the structures to Hawaii, 
install them, and that SWR had three years to pay FES $6 million for them, after which 
SWR would own them "free and clear" (dep. at 70-76, 252, 258; tr. 1/120-21, 2/68). 11 
11 The majority dismisses this understanding at least partially because Mr. McGarry 
admitted that he has experienced memory problems. Mr. McGarry's testimony 
about his arrangement with SWR was clear and unequivocal, without leading or 
prompting by counsel ( dep. at 70-76). Moreover, it is implausible that 
Mr. McGarry incurred the cost of shipping structures to Hawaii for SWR 
59 

SWR would need to perform for three years to receive sufficient revenues to pay for 
the structures (tr. 2/27-28). At the time they developed their understanding, 
Mr. McGarry and Mr. Swindall did not consider or address what would happen ifthe 
government terminated SWR's contract for convenience prior to SWR paying for the 
structures ( dep. at 78-79, 225-26). 
9. Upon receipt of the award, SWR also contacted its on-site project manager 
and instructed him to begin interviews and commence acquiring necessary equipment 
(tr. 11142-43). During April 2006, the project manager worked full time to recruit 
employees, help with site preparation, and develop agreements for support services on 
site (tr. 1/195). He was paid $3,572.48 in salary (app. ex. 1, tab 4 (tab 6 at 1214-15)). 
Additionally, Mr. Swindall travelled to Hawaii between 6 April and 20 April to deal 
with the commencement of the contract. He incurred $3,123.69 in costs for 
transportation, food, and lodging. (R4, tab 9 at 60, tab 11 at 10; tr. 11201-02) SWR 
also contacted the owner of the land it intended to use for the contract, instructing it to 
begin site preparation (tr. 11146-47). Rock was crushed and spread on the site (R4, 
tab 31). 
10. The government never issued any delivery orders under the contract 
(tr. 11247, 21137). In late April 2006, another offeror protested the award to SWR, 
prompting the government to issue Modification No. POOOOl on 28 April 2006, 
ordering S WR to stop work 
under the contract (R 4, tab 5; tr. 1I15 9). 
11. There is no evidence that, at the time SWR received the government's 
stop-work order, FES had placed any structures or equipment on ships to Hawaii (R4, 
tab 9 at 32-50). Nevertheless, SWR did not instruct FES to suspend its shipments. 
Instead, after orally informing FES about the stop-work order, SWR consented to the 
continuation of shipments, advising FES that it believed the order would be lifted. 
(Dep. at 96-102) FES shipped the structures on freighters from Los Angeles to Hawaii 
between early May and early August of2006 (R4, tab 9 at 32-50; dep. at 91). FES paid 
approximately $109,000 to ship the structures from its facilities on the mainland to an 
SWR site in Hawaii (R4, tab 9). Return charges would have been similar (dep. at 126). 
12. On 24 May 2006, the government issued a solicitation for a bridge contract 
to store an estimated 800 vehicles while the primary contract was being protested. 
SWR was awarded the bridge contract on 30 May and SWR performed it from June of 
2006 through February of 2007. (R4, tabs 56, 58; tr. 2/62-63) SWR used the three 
40 x 1000 foot structures to perform the bridge contract, and made payments to FES 
from the contract's proceeds. At different times it has referred to those payments as 
without any understanding between the parties as to payment terms. See United 
States v. Winstar Corp., 518 U.S. 839, 863-64 (1996) (disfavoring an 
interpretation of the record based upon irrational business conduct by a party). 
The preponderance of the evidence favors an agreement. 
60 

rent or payments toward their purchase. (R4, tabs 68, 76, 101at5; tr. 1/171-73, 180, 
242, 267-69) 
13. The government eventually took corrective action in response to the protest 
of the primary contract (R4, tab 29 at 4). On 3 July 2006, the government issued 
Modification No. P00002, terminating the primary contract for its convenience (R4, 
tab 6). Upon receiving notification of the termination, SWR orally notified FES 
(tr. 11169; dep. at 135). Intending to use the delivered structures, SWR submitted 
proposals for additional bridge contracts, and a follow-on contract, but was not 
awarded any ofthem (R4, tabs 66-67; tr. 1/261-63, 269-70). 
14. On 30 April 2006, SWR submitted an invoice to the government under 
CLIN OOOlAA ofthe contract for $215,314.63 (R4, tab 9 at 70). On 14 August 2006, 
it revised that invoice, seeking a prorated amount under the CLIN applicable 
to the 
period from 6 until 27 April 2006, totaling $157,897.30 (R4, tab 8 at 2; tr. 1/160-62). 
The CO responded that the invoice would be handled under the termination for 
convenience settlement process (R4, tab 8 at 1 ). 
15. With the termination of the primary contract, SWR and FES had excess 
structures on-hand in Hawaii. SWR relied upon Mr. McGarry ofFES to dispose of them 
(tr. 11261). Mr. McGarry initially chose not to return them to the mainland, but to just 
"start getting rid of the inventory" in Hawaii by taking whatever price it could get there 
(dep. at 126, 130, 158-279). However, because FES 
was a Sprung installation contractor, 
Mr. McGarry declined to compete with Sprung's own structure 
marketing efforts in 
Hawaii. This restriction limited the list of potential customers to whom SWR and FES 
marketed the structures in Hawaii to Sprung, Classic Tents, and the government. (Id. 
at 143-45, 160-61, 190-96, 278-80; tr. 2/47-50) Neither FES nor SWR advertised the 
structures on any internet sales sites (dep. at 145, 192; tr. 11260-61). 
16. In September of 2006, FES sold some of the excess structures to Sprung for 
$5 per square foot, for a total of $345,000 (dep. at 148-54, dep. ex. 10 at 1-2). 
Mr. McGarry believed that, as a manufacturer, Sprung would not pay more for the 
structures than what it would cost to manufacture them. Nevertheless, Mr. McGarry 
was looking for a ready buyer "to get rid of them" (dep. at 158-59). In April 2007, 
after SWR' s bridge contract had expired, FES sold the three 40 x 1000 foot structures 
it had purchased from Classic Tents back to that company for $165,000 (id. at 166-71, 
dep. ex. 10 at 3). Like Sprung, Mr. McGarry believed Classic would only pay its 
manufacturing cost ( dep. at 169). Mr. McGarry considered Sprung and Classic to have 
"lowballed" FES because they had it "over a barrel" (id. at 122). He recognized that 
FES could have received a better price marketing the structures on the mainland, and 
that FES' relationship with Sprung limited the market available for reselling the 
structures (id. at 279). 
61 

17. On 2 November 2006, Pineridge Farms, Inc., the owner of the land upon 
which SWR had planned to locate the structures for contract performance, billed SWR 
$15,000, seeking "[r]eimbursement for services" itemized as engineer fees and 
equipment and labor charges (R4, tab 80). 
18. On 12 December 2006, Mr. Swindall of SWR sent an email to Mr. McGarry 
of FES requesting certain documents "to move forward with ... settlement." Among 
what he sought were two different "invoice proposals; 1 for 
full amount with me 
keeping structures, and 1 with a credit for you keeping the structures." (Dep. ex. 13 
at 98) FES responded on 21 December with two invoices. One was a bill for $6 million 
for the purchase of 3 79 ,000 square feet of clear span membrane structure. The other 
contained the same charge, but added an option in which FES would credit back to SWR 
$2 million to buy back the structures. There is no evidence that SWR executed the 
option. (Dep. ex. 9) 
19. SWR submitted a termination for convenience settlement proposal to the 
CO on 29 June 2007. The proposal sought $6,703,740.78. (R4, tab 9) The parties 
corresponded about the proposal, but failed 
to reach agreement (R4, tabs 10-11 ). SWR 
incurred $11,591.41 in attorney fees to support its preparation of the proposal and 
subsequent correspondence with the government about it (app. ex. 2, tab 10; app. br. 
at 28). 
20. On 11November2008, FES proposed to take back possession of the 
remaining structures from SWR and to issue a credit to SWR in the amount of 
$2,792,500 against an outstanding debt to FES of $5,585,000 (R4, tab 17 at 9). Under 
FES' calculation, SWR's remaining debt to it would be $2,792,500. FES eventually 
shipped the remaining inventory back to California (dep. at 213). It donated a portion 
of the inventory and sold the remaining materials to a church (id. at 183-85). 
21. On 13 November 2008, Mr. Swindall of SWR sent correspondence to the 
CO declaring an impasse respecting SWR's termination settlement proposal, 
converting SWR's proposal into a certified claim and seeking a CO's final decision. 
The letter stated that SWR had sold some of the structures for $415,000, and described 
FES' 11 November offer. Accordingly, SWR reduced its claim by $3,207,500.04. 
(R4, tab 17 at 8) 
22. On 14 January 2009, SWR filed this appeal on a deemed denial basis, 
seeking termination for convenience costs that it quantified in a 27 April 2009 
complaint in the amount of$3,905,742.12. 
23. On 1 July 2009, SWR filed a voluntary petition in the United States 
Bankruptcy Court for the Middle District of Alabama under Chapter 11 of the 
bankruptcy code (app. supp. R4, tab 32). The petition listed FES as an unsecured 
creditor with a claim for $2,792,500, and SWR repeated that disclosure in a 
62 

subsequently filed schedule of unsecured creditor claims (app. supp. R4, tab 32 at 6, 
tab 34 at 26). It did not list Pineridge Farms as a creditor. FES filed a Proof of Claim 
in the bankruptcy proceedings for $2,792,500, describing an oral contract between 
itself and SWR for the sale of the structures (app. supp. R4, tab 35). There is no 
record of a proof of claim from Pineridge Farms. S WR' s Plan of Reorganization 
recognized the unsecured creditor claims SWR had listed, including FES' claim (app. 
supp. R4, tab 37 at 18of39, tab 41at18 of37). On 20 July 2010, the bankruptcy 
court entered a final order confirming SWR's plan (app. supp. R4, tab 43). The court 
issued a final decree closing the case on 15 March 2011 (app. supp. R4, tab 44). 
DISCUSSION 
I. Storage Structures 
The largest of the categories for which SWR demands payment is its structure 
costs. SWR contends that it entered into a contract with FES to purchase structures for 
$6 million to use for vehicle storage on its contract with the government. SWR 
maintains 
that, upon the government's termination of its contract, SWR continues to 
owe FES that purchase price. It says that, along with FES, it made reasonable efforts 
to mitigate its costs by selling off some structures and agreeing to sell the remainder 
back to FES for $2,792,500, leaving an outstanding debt to FES of $2,792,500 under 
the original purchase. SWR argues that it proved its debt to FES in its own 
bankruptcy, where SWR conceded the debt and the bankruptcy court allowed it. SWR 
therefore claims it is entitled to recover the $2, 792,500 from the government as a 
reasonable charge resulting from the termination, plus the original $75,000 deposit 
SWR paid FES in April 2006, for a 
total of $2,867 ,500 in structure costs. 
The Board has received a 
variety of both oral and documentary evidence 
relating to this part of SWR's claim. However, with the agreement of the majority, the 
government contends that most of that evidence is legally irrelevant. It relies on 
FAR 52.212-4(1), the Termination for Convenience clause for commercial items 
contracts, to conclude that a contractor may only recover those charges that it 
demonstrates to the satisfaction of the government using its "standard record keeping 
system." Any evidence other than what came from the contractor's records, such as 
the sworn testimony SWR proffered of its transaction with FES, fails to prove its claim 
as a 
matter of law.12 
12 Section III.B.4 of the majority's opinion imposes this standard record keeping 
system requirement upon SWR's structure claim, holding that "SWR must at a 
minimum show 'using its standard record keeping system' that it actually 
incurred such costs" and "[ u ]nder the clause, a contractor is entitled to payment 
of charges it can 'demonstrate to the satisfaction of the Government using its 
standard record keeping system,' not any charges asserted under oath by a 
63 

The majority's interpretation of FAR 52.212-4(1) precludes commercial items 
contractors from demonstrating their charges with proof other than their own records, 
such as evidence from their vendors or the government. This is a substantial limitation 
upon the pursuit of commercial items termination for convenience claims that is not 
imposed upon other contractors. And it is an unusual inquiry required of the Board, 
which will have to carefully scrutinize from where evidence originated. Now, 
evidence that is relevant to a contractor's costs will categorically fail, regardless of 
how compelling it may be to the trier of fact, if it did not happen to originate from the 
contractor's records. I do not believe the FAR requires this result. 
Quite simply, FAR 52.212-4(1) imposes a two-prong requirement when the 
government terminates a commercial items contract for convenience. It must pay "a 
percentage of the contract price reflecting the percentage of the work performed prior 
to the notice of termination, plus reasonable charges the Contractor can demonstrate to 
the satisfaction of the Government using its standard record keeping system, have 
resulted from the termination." The clause also relieves the contractor from 
complying with the cost accounting standards or contract cost principles, and denies 
the government 
a right to audit the contractor's records. The clause stresses that "[t]he 
Contractor shall not be paid for any work performed or costs incurred which 
reasonably could have been 
avoided." 
The FAR's rules governing the government's right to terminate a commercial items 
contract for convenience, and its corresponding payment obligations, are distinct from the 
elaborate regulations applicable to the government's terminations of non-commercial 
items contracts. Accordingly, FAR 12.403(a) stresses that FAR 52.212-4(l)'s termination 
clause "contain[ s] concepts which differs from those contained in the termination clauses 
prescribed in Part 49. Consequently, the requirements of Part 49 do not apply when 
terminating contracts for commercial items and contracting officers shall follow the 
procedures in this section." 
When a 
regulation has been incorporated into a contract it is still interpreted as 
a regulation and given the meaning intended by the promulgators. Honeywell Inc. v. 
United States, 661F.2d182, 186 (Ct. Cl. 1981). "We construe a regulation in the 
same manner that we construe a statute. We look at the regulation's plain language 
and consider the terms in accord with their common meaning." Space Gateway 
Support, LLC, ASBCA Nos. 55608, 55658, 13 BCA if 35,232 at 172,978 (citations 
omitted). Considered in a vacuum, in addition to the percentage of the contract price, 
FAR 52.212-4(1) only allows those reasonable charges contractors can demonstrate to 
the satisfaction of the government using their standard record keeping systems. If we 
literally applied this language here on appeal, our only task would be to decide 
company official." It rules that SWR's records fail to satisfy that test. The 
majority does not appear to follow this holding elsewhere in its opinion. 
64 

whether contractors satisfied the government as to their charges. We would do nothing 
more than review the record made before contracting officers and defer to their 
judgment. But the contracting officer's findings are not binding in an appeal here 
under the Contract Disputes Act (CDA), 41 U.S.C. §§ 7101-7109. Our determinations 
are de novo. See Wilner v. United States, 24 F.3d 1397 (Fed. Cir. 1994) (en bane). 
Literally applying FAR 52.212-4(1) would involve us in a task inconsistent with our 
statutory charge under the CDA. 
We are not, however, required to consider FAR 52.212-4(1) by itself. Given its 
less than ideal draftsmanship, we must consider the regulation in context and with a 
view to its place in the overall regulatory scheme. See Utility Air Regulatory Grp. v. 
EPA, 134 S. Ct. 2427, 2441 (2014). FAR 52.212-4(1) does not stand alone to guide 
commercial items convenience terminations. It is accompanied by FAR 12.403(d). It 
is that regulation that instructs the government what it is to pay commercial items 
contractors it has terminated for convenience. The version in effect when this contract 
was awarded and terminated stated the following: 
( d) Termination for the Government's 
convenience. ( 1) When the contracting officer terminates 
a contract for commercial items for the Government's 
convenience, the contractor shall be paid-
(i) The percentage of the contract price reflecting 
the percentage of the work performed prior to the notice 
of the termination, and 
(ii) Any charges the contractor can demonstrate 
directly resulted from the termination. The contractor 
may demonstrate such charges using its standard record 
keeping system and is not required to comply with the 
cost accounting standards or the contract cost principles 
in Part 3 1. The Government does not have any right to 
audit the contractor's records solely because of the 
termination for convenience. 
(2) Generally, the parties should mutually agree 
upon the requirements of the termination proposal. The 
parties must balance the Government's need to obtain 
sufficient documentation to support payment to the 
contractor against the goal of having a simple and 
expeditious settlement. 
FAR 12.403(d) (2006). 
65 

Thus, FAR 12.403( d) simply and unambiguously declares that, in addition to 
the percentage of the contract price reflecting the percentage of the work performed, a 
terminated commercial items contractor "shall be paid ... [a]ny charges the contractor 
can demonstrate directly 
resulted from the termination." Entitlement turns objectively 
upon the quality of the contractor's proof, not subjectively upon the satisfaction of the 
government. The provision separately adds that "[t]he contractor may demonstrate 
such charges using its standard record keeping system and is not required to comply 
with the cost accounting standards or the contract cost principles in Part 31." But, it is 
clear that commercial items contractors are not being impaired by restrictions on how 
they prove their charges. They are being relieved of any through this clarification that 
they need not comply with the cost accounting standards or cost principles and that 
they may use their standard record keeping systems. The drafters distinguished 
between the mandatory "shall" in the provision's first sentence requiring payment and 
the permissive "may" in the second. See United States v. Rodgers, 461 U.S. 677, 706 
(1983) ("The word 'may,' when used in a statute, usually implies some degree of 
discretion."). Confirmation that contractors may use their standard record keeping 
systems to demonstrate their charges does not disqualify other sources of evidence. 
The regulatory history of the two provisions also confirms that there was no 
intent on the part of the drafters to impose any special evidentiary burdens upon 
commercial items contractors seeking compensation when terminated for the 
government's convenience. See ATK Thiokol, Inc. v. United States, 598 F.3d 1329, 
1333 (Fed. Cir. 2010) (acknowledging the relevance of regulatory history against the 
backdrop of any potential ambiguity); Marathon Oil Co. v. United States, 374 F.3d 
1123, 1139-40 (Fed. Cir. 2004) (reviewing drafting history even when not legally 
necessary "lest there be any lingering doubt" of a law's intent). After enactment of the 
Federal Acquisition Streamlining Act of 1994, Pub. L. No. 103-355, 108 Stat. 3243 
(FASA), the Federal Acquisition Regulatory (FAR) Council and FASA 
Implementation Manager tasked a Commercial Items Drafting Team to propose 
implementing FAR provisions to encourage acquisition of commercial items by the 
government. Memorandum from Commercial Items Drafting Team to Project 
Manager, Federal Acquisition Streamlining Act Implementation Project (16 Nov. 
1994) (on file with the Defense Acquisition Regulations System (DARS), 1994-790-
Acquisition of Commercial ltems_Folder l-LEAF-2.pdf). Among the team's goals for 
those rules was to "establish ... policies and practices ... more closely aligned to those of 
the commercial market place." Id. at 3. The team's explanation of its original draft of 
FAR 52.212-4 expressed the belief that its terms and conditions were consistent with 
customary commercial practice. Id. at 12. Included among those terms was a 
"termination" provision, both because one was needed in the event of successful 
protests of awards, and because the team correctly observed that termination for 
convenience language is common in commercial contracts. Id. at 13; see, e.g., Shelter 
Prods., Inc. v. Steelwood Constr., Inc., 307 P.3d 449, 451-52 (Or. Ct. App. 2013); 
Boland Managed Servs., Inc. v. Coral Chem. Co., No. 4-12-0563, 2013 IL App (4th) 
120563-U, at *2, * 10-* 14 (Ill. App. Ct. Apr. 24, 2013) (Westlaw), appeal denied, 996 
66 

N.E.2d 10 (Ill.) (table); Gulf Liquids New River Project, LLC v. Gulsby Eng'g, Inc., 
356 S.W.3d 54, 65-69 (Tex. Ct. App. 2011); CDC Builders, Inc. v. Riviera Almeria, 
LLC, 51 So.3d 510, 511 (Fla. Dist. Ct. App. 201 O); Coppola Constr. Co. v. Hoffman 
Enters. Ltd. P'Ship, No. HHDCV095034505S, 2012 WL 4040246, at *18 n.14 (Conn. 
Super. Ct. Aug. 16, 2012); 40015th Street, LLCv. Promo-Pro, Ltd., No. 20651/06, 
2010 WL 3529466 (N.Y. Sup. Ct. Sept. 10, 2010). 
Because the team concluded that commercial contractors objected to the F AR's 
existing, non-commercial termination scheme, it disregarded that mechanism as a model 
for commercial items terminations. Instead, the "language of the termination-related 
provisions" of FAR 52.212-4 "was all taken, with only minor revisions, from 
commercial contracts." Commercial Items Drafting Team Memo at 13 (on file with the 
Defense Acquisition Regulations System (DARS), 1994-790-Acquisition of 
Commercial Items_Folder l-LEAF-2.pdf). The resulting proposed termination for 
convenience clause provided the following: 
Termination. The Government reserves the right to 
terminate this contract, or any part hereof, for its sole 
convenience. In the event of such termination, the 
contractor shall immediately stop all work hereunder and 
shall immediately cause any and all of its suppliers and 
subcontractors to cease work. Subject to the terms of this 
contract, the contractor shall be paid a reasonable 
termination charge considering the percentage of the 
contract price reflecting the percentage of the work 
performed prior to the notice of termination, plus actual 
direct costs that the contractor can demonstrate have 
resulted from the termination. The contractor shall not be 
paid for any work done after receipt of the termination 
notice, nor for any costs incurred by the contractor's 
suppliers or subcontractors which the contractor could 
reasonably have avoided. 
Id. at 102; see also Federal Acquisition Regulation; Acquisition of Commercial Items, 
60 Fed. Reg. 11,198, 11,215-16 (proposed 1March1995) (to be codified at 48 C.F.R. 
ch. 1 ). Thus, the original draft contained the two-prong requirement for reimbursement, 
with the second mandating "actual direct costs that the contractor can demonstrate have 
resulted from the termination." 
Commenting on the proposed clause, the American Bar Association inquired as 
to how a commercial contractor was to determine the costs contemplated by it ifthe 
contractor lacked an accounting system designed to capture them. Letter from John B. 
Miller, Chair, Section of Public Contract Law, American Bar Association, to GSA 
FAR Secretariat (I May 1995) (on file with the DARS, 1994-790-Acquisition of 
67 

Commercial Items_Folder 3-LEAF-l.pdf at 43, 45-46). Some industry commentators 
suggested that the draft language was inconsistent with typical commercial practice, 
and sought revision of the second prong to provide assurances that contractors could 
"calculate direct costs using their accounting systems." Letters from James H. 
Goldstein, Senior Counsel, Motorola, to GSA FAR Secretariat (29 Mar. 1995 and 
1 May 1995) (on file with the DARS, 1994-790-Acquisition of Commercial 
Items_Folder l-LEAF-4.pdf at 38, 39-40; 1994-790-Acquisition of Commercial 
Items_Folder 3-LEAF-l.pdf at 34, 37); letter from Rhett Dawson, President, 
Information Technology Industry Council, to GSA FAR Secretariat (1May1995) (on 
file with the DARS, 1994-790-Acquisition of Commercial Items_Folder l-LEAF-4.pdf 
at 141, 144). Another suggestion was to permit any necessary audit review by 
contractor auditors. Letter from Gary N. Luethans, TotalPlant® Contract Manager, 
Honeywell, to GSA FAR Secretariat (17 April 1995) (on file with the DARS, 
1994-790-Acquisition of Commercial Items_Folder l-LEAF-4.pdf at 79, 80-81). 
However, the Defense Contract Audit Agency sought authority to audit terminated 
contractor records itself. Letter from Lawrence 
P. Uhlfelder, Assistant Director, 
Policy and Plans, to GSA FAR Secretariat ( 
1 May 1995) (on file with the DARS, 
1994-790-Acquisition of Commercial Items_Folder 3-LEAF-l.pdf at 20). 
NASA acknowledged that formal audits are not a commercial practice. As an 
alternative, it initially 
proposed a revision to the draft's second prong, permitting "an 
appropriate amount that the contractor can demonstrate to the contracting officer as 
being reasonable for expenses resulting directly from the termination." Letter from 
Deidre A. Lee, Associate Administrator for Procurement, to GSA FAR Secretariat 
(24 Apr. 1995) (on file with the DARS, 1994-790-Acquisition of Commercial 
Items_Folder l-LEAF-4.pdfat 127, 132-33). Later, NASA suggested another 
revision. Calling it "an editorial change," NASA proposed including the "satisfaction 
of the Government" and "standard record keeping system" references. The proposal 
said: 
Subject to the terms of this contract, the Contractor shall be 
paid a percentage of the contract price as reflected by the 
percentage of the work performed prior to the notice of 
termination, plus any reasonable termination charges the 
Contractor can demonstrate to the satisfaction of the 
Government, that resulted from the termination. The 
Contractor may demonstrate such charges using its 
standard record keeping system and shall not be required 
to comply with the cost accounting standards or the 
contract cost principles in Part 31. 
Letter from Deidre A. Lee to GSA FAR Secretariat (19 July 1995) (on file with the 
DARS, 1994-790-Acquisition of Commercial Items_Folder 4-LEAF-2.pdf at 86, 
90-91) (italics added). 
68 

In response to the comments, the team reiterated that the draft clause was not 
unique and that "[ m ]ore detailed termination procedures [would] be provided in Subpart 
12.4." Memorandum from Commercial Items Drafting Team for Project Manager, 
Federal 
Acquisition Streamlining Act Implementation Project (5 July 1995) (on file with 
the DARS, 1994-790-Acquisition of Commercial Items_Folder 4-LEAF-3.pdf 
at 118-20). The team seems to have based the final version of FAR 12.403(d) on 
NASA's proposed revision of the termination provision. However, it omitted the 
"satisfaction of the Government" reference from FAR 12.403(d) and eventually revised 
FAR 52.212-4(1) to include both it and the "standard record keeping system" reference 
proposed by NASA. 
Though somewhat convoluted, this regulatory history does not show any 
indication of an intent to place evidentiary restrictions upon the proof of commercial 
items termination for convenience claims. The commercial items termination for 
convenience clause was not based upon prior government convenience termination 
mechanisms. When NASA first proposed the "standard record keeping system" 
language for it, NASA merely called it an "editorial change." NASA did not propose 
the language out of concern that terminated commercial items contractors should face 
special evidentiary requirements, or suggest that the language would perform such a 
function. The language was adopted after concerns were expressed about how 
contractors could prove their costs and whether they would be able to use their own 
accounting systems to do so. The language permits a contractor to use its standard 
record keeping system to demonstrate charges in support of its claim. Nothing in the 
regulatory history demonstrates an intention to otherwise exclude evidence. For this 
reason, I respectfully disagree with the majority's interpretation of the language. 
My disagreement with the majority's interpretation of what evidence is 
available to prove a commercial items termination claim does not mean that SWR 
should recover the structure costs it seeks. Even assuming SWR's testimonial 
evidence that it purchased the structures from FES is true, it has not proven that cost 
resulted from the termination and is now recoverable. The second prong of 
FAR 52.212-4(l)'s goal is to compensate terminated commercial contractors with 
"reasonable charges" to "ensure that [they] will not 'suffer as the result of a 
termination for convenience of the Government,' nor be forced 'to underwrite the 
Government's decision to terminate."' Red River Holdings, LLC v. United States, 
802 F. Supp. 2d 648, 661 (D. Md. 2011) (quoting Jacobs Eng'g Grp., Inc. v. United 
States, 434 
F.3d 1378, 1381 (Fed. Cir. 2006)). The goal is to fairly compensate 
contractors by making them whole. See Nicon, Inc. v. United States, 331 F .3d 878, 
885 (Fed. Cir. 2003). There is no reason to permit them to recover unnecessary 
windfalls. Where, as is the case here, the contractor seeks compensation under the 
clause for the cost of equipment acquired in anticipation of contract performance, it is 
appropriate to impose a duty to mitigate to protect against excessive recoveries. SWR 
concedes that, under these circumstances, both it and FES should have engaged in 
69 

reasonable efforts to sell the structures to mitigate their damages (app. br. at 44). Its 
efforts were simply not adequate. 
SWR informed the government that it was purchasing the structures "at below 
normal market value" and says it consented to FES' $6 million quote to purchase the 
them after receiving the contract award from the government on 6 April(~~ 4, 7-8). 
When the government issued its stop-work order on 28 April, FES had yet to place the 
structures on ships to Hawaii(~~ 10, 11). Under the Stop-Work Order clause, SWR 
was required to "stop all ... of the work called for by [the] contract" and "take all 
reasonable steps to minimize the incurrence of costs allocable to the work covered by 
the order during the period of work stoppage" (R4, tab 4 at 46). Given this 
requirement, SWR should have ordered FES to suspend its shipments to Hawaii and 
retain the structures on the mainland. Upon the government subsequently issuing the 
3 July 2006 termination for convenience, the structures should have been 
available on 
the mainland for resale in that market to cover their costs. SWR has presented no 
reason to conclude that reasonable resale efforts on the mainland could not have 
secured 
sufficient revenues to cover all or most of the structures' purported purchase 
price from three months earlier had that price been at or below the market. SWR 
presented no evidence of a downturn in the structures' market value between April and 
July of 2006. 
SWR, however, did not retain the structures on the mainland. Instead, upon 
receipt of the stop-work order, SWR consented to FES shipping the structures to 
Hawaii, where SWR used some of them to perform another contract(~~ 11-12). 
Moreover, after removing the structures to Hawaii, SWR acquiesced to FES' 
extremely limited efforts to resell them in the isolated Hawaii market. Because FES 
was a Sprung contractor that would not compete with that company, FES did not 
openly market the structures, declining to advertise them online and limiting its sales 
efforts to the government, Sprung, and Classic Tents. The latter two only purchased 
some of the structures, and did not pay market price for them, as evidenced by 
Mr. McGarry's recognition that they had "lowballed" FES, and that its relationship 
with Sprung limited the market in which Mr. McGarry would sell 
the structures. 
(~~ 15-16) After these minimal efforts by FES, SWR purported to resell the remaining 
structures back to FES in late 2008, for a 
$2, 792,500 credit on their purported original 
purchase price, under conditions that give little assurance of a true arms-length 
transaction. 
In sum, even assuming SWR agreed to purchase the structures from FES, it did 
not engage in reasonable mitigation efforts after its contract was terminated for 
convenience. Thus, it has not shown what, if any, reasonable charges actually result 
from the termination. For this reason, I agree with the majority that SWR should be 
denied the $2,792,500 in purported debt it claims to owe FES from the purchase of the 
structures. However, I respectfully dissent from the majority's award of the $75,000 
70 

deposit that SWR originally paid to FES. SWR has not shown that amount could not 
also have been covered by reasonable mitigation efforts. 
II. $15,000 Lease Settlement 
SWR also seeks a charge of $15,000 that was billed to it in November 2006 by 
Pineridge Farms, the owner of land it claims to have leased to locate the structures. It 
contends that it negotiated a buyout of the lease for that $15,000, which it continues to 
owe Pineridge Farms. Although 
rock was crushed and spread on the site for SWR, 
S WR has not produced a lease or a buyout agreement between the parties obligating it 
to pay anything, nor did it list Pineridge Farms as a creditor in its bankruptcy, as it did 
FES (if 23). The only potentially relevant documentary evidence it has produced is the 
bill. However, the bill only vaguely refers to "[r]eimbursement for services," seeking 
engineer fees and charges for equipment and labor (if 17). It says nothing about SWR 
and Pineridge Farms executing a lease of land or buyout. Furthermore, a mere bill is 
not proof that SWR is obligated to pay the amount sought. Given the absence of 
tangible evidence of an obligation by SWR to pay Pineridge Farms $15,000, and 
SWR's failure to explain why it considers itself indebted to Pineridge Farms for that 
amount now, when it did not recognize the alleged debt during its bankruptcy, I 
respectfully dissent from the majority's award of $15,000 to SWR. 
III. Profit 
SWR also seeks to add to its recovery a percentage reflecting profit. Profit is 
expressly contemplated as part of the settlement of a fixed price non-commercial items 
contract terminated for convenience under the provisions of FAR Part 49. 
FAR 49.202, FAR 52.249-2(f). However, for commercial items contracts, the second 
prong of FAR 52.212-4(1) only permits recovery of"reasonable charges ... result[ing] 
from the termination," while FAR 12.403(d)(ii) only 
requires payment of"charges the 
contractor can demonstrate directly resulted from the termination." The plain meaning 
of the word "charge" in this context means "price, cost, or expense." BLACK'S LA w 
DICTIONARY 248 (8th ed. 2004). Profit does not fall within that definition. 
SWR relies upon FAR 12.403(a) 
to contend that we must incorporate the profit 
provisions of FAR Part 49 into commercial items convenience terminations. However, 
FAR 12.403(a) says that "the requirements of Part 49 do not apply when terminating 
contracts for commercial items and contracting officers shall follow the procedures in 
this section." Although the next 
sentence says that 
"[ c ]ontracting officers may continue 
to use Part 49 as guidance to the extent that Part 49 does not conflict with this section 
and the language of the termination paragraphs in 52.212-4," that authorization's use of 
the word "may" demonstrates that it is not mandatory. Otherwise, the prior sentence 
would be nonsensical. For this reason, the fact that profit has been historically 
recoverable under the non-commercial termination scheme contained in Part 49 is 
irrelevant. Furthermore, it is not enough to state that the commercial items termination 
71 

paragraphs do not bar profit. If SWR is entitled to profit, it must be because 
FAR 52.212-4(1) and 12.403(d)(ii) require it. As already noted, their plain language 
does not include it. 
Even if there was some ambiguity in the regulations, justifying resort to their 
regulatory history, which there is not, nothing in their history supports the conclusion 
that they are intended to include profit. Again, the non-commercial termination 
scheme in Part 49 did not serve as the model for these regulations. Instead, the 
termination clause was derived from customary commercial practice and its original 
draft language was taken, with only minor revisions, from existing commercial 
contracts. Commercial Items Drafting Team Memo at 13 (16 Nov. 1994). It permitted 
"a reasonable termination charge considering the percentage of the contract price 
reflecting the percentage of the work performed prior to the notice of termination, plus 
actual direct costs that the contractor can demonstrate have resulted from the 
termination." Id. at 102; see also 60 Fed. Reg. at 11,215-16. Thus, the second prong 
was limited to "direct costs" only and did not hint at profit. Although subsequent 
revisions replaced "costs" with "charges," there is no indication of any intention to 
permit profit. 
At bottom, nothing in the plain language of these regulations, or in their 
drafting history, supports an award of profit to SWR. The FAR drafters expressly 
provide for profit in Part 49's non-commercial termination scheme, demonstrating that 
they know how to impose that requirement when they wish to do so. See Whitfield v. 
United States, 543 U.S. 209, 216 (2005) ("Congress has included an express overt-act 
requirement in at least 22 other current conspiracy statutes, clearly demonstrating that 
it knows how to impose such a requirement when it wishes to do so."); Meghrig v. 
KFC Western Inc., 516 U.S. 479, 485 (1996) (Congress showed in CERCLA that it 
knows 
how to provide for cleanup costs, and RCRA does not provide that remedy.). 
This Board should not be overriding the FAR drafters' choice to exclude it here. For 
these reasons, I respectfully dissent from the majority's award of profit. 
72 
;;2ec2:6£ 
MARK A. MELNICK 
Administrative Judge 
Armed Services Board 
of Contract Appeals 

I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 56708, Appeal of SWR, Inc., 
rendered in conformance 
with the Board's Charter. 
Dated: 
73 
JEFFREY D. GARDIN 
Recorder, Armed Services 
Board of Contract Appeals