ARMED SERVICES BOARD OF CONTRACT APPEALS 
Appeals of--
HT A Aviation, LLC 
Under Contract No. F34601-03-C-0394 
APPEARANCES FOR THE APPELLANT: 
) 
) 
) 
) 
) 
) 
APPEARANCES FOR THE GOVERNMENT: 
ASBCA Nos. 57891, 57892, 57893 
57894,58189,58193 
Gretchen A. Benolken, Esq. 
Benolken & Everett, P.C. 
Denton, TX 
Kathy C. Weinberg, Esq. 
Jenner & Block LLP 
Washington, DC 
COL Jennifer L. Martin, USAF 
Air Force Chief Trial Attorney 
Gregory Harding, Esq. 
Anna C. Kurz, Esq. 
Trial Attorneys 
OPINION BY ADMINISTRATIVE JUDGE PAGE 
ON THE GOVERNMENT'S MOTIONS FOR PARTIAL SUMMARY JUDGMENT 
The government moves for partial summary judgment in these appeals, asserting 
that the contractor claims unauthorized costs of upgrading aircraft parts in accordance 
with original equipment manufacturer (OEM) service bulletins (SBs) in violation of 
unambiguous contract provisions requiring prior government approval for "over and 
above" (O&A) work (ASBCA Nos. 57891-94 and 58189). It also seeks summary 
judgment in ASBCA No. 58193, contending it has agreed to pay the claim and thus no 
issue is before the Board. Appeals before the Board correspond to HTA's numbered 
O&A requests as follows: ASBCA No. 57891, O&A No. 09-088; ASBCA No. 57892, 
O&A No. 10-037; ASBCA No. 57893, O&A No. 11-004; ASBCA No. 57894, O&A 
No. 11-1005; ASBCA No. 58189, O&A No. 10-032; and ASBCA No. 58193, O&A 
No. 11-044. The parties fully briefed the motions. 

STATEMENT OF FACTS FOR PURPOSES OF THE MOTIONS 
The Contract 
1. On 12 September 2003, the Department of the Air Force, Tinker Air Force 
Base Oklahoma (AF or government) and HTA Aviation, LLC {HTA), a small business, 
entered into Contract No. F34601-03-C-0394 for logistics support 
for C-38 aircraft 
stationed at Joint Base Andrews, Maryland. The contract contained firm fixed-price 
contract line item numbers (CLINs). (R4, tab 1 at 1-33) Among these is CLIN 0008 
Flying Hour Fixed Price, which stated a range of fixed prices per flying hour depending 
upon the time required to perform the work and required HT A to "support the aircraft, 
subsystems and support equipment" in accordance with 
"paragraph 3.1 of the CSOW 
[Contractor Statement of Work]" (id. at 5). 
2. The CSOW (R4, tab 1 at 
39-65) states at~ 3.0, Requirements, that HTA, in 
addition to meeting contract administration requirements, "will support the aircraft, 
aircraft subsystems and support equipment by providing all spares, repair of recoverables, 
replenishment of expendables and consumables, replenishment of expendable materials 
and parts required to maintain Contractor-provided support equipment, repair and 
calibration of support equipment, replenishment of bench stock, and all associated 
transportation and material handling." The CSOW also calls for HTA to "provide for 
additional support as over and above tasks, aircraft paint and engine overhaul, 
technical/engineering support and investigations, field team support, aircraft maintenance 
and inspection; aircraft and component modifications, and aircraft crash investigation and 
damage repair." (!d. at 47-48) 
3. CSOW ~ 3.1, Flying Hours, provides: 
HT A will support the aircraft, aircraft subsystems and support 
equipment by providing all spares, repair of recoverables, 
replenishment of expendables and consumables, 
replenishment of expendable materials and parts required to 
maintain Contractor-provided support equipment, repair and 
calibration of support equipment, replenishment of bench 
stock, and all associated transportation and material handling. 
The average flying hour rate is estimated at 55 hours per 
month per aircraft. 
(R4, tab 1 at 48) 
2 

4. CSOW ,-r 3.6.3, COMBS (Contractor Owned and Maintained Base Supply), 
provides: 
HTA will be responsible for all operations to include labor, 
materials, office supplies and equipment and overhead costs 
necessary to operate and maintain the COMBS. HTA will 
include COMBS operations and management in the overall 
Management Plan to be provided with the proposal. HT A 
will provide all spares, repair parts, which includes 
time-change items, bench stock consumables, pharmacy 
items, special tools and support equipment to support the 
missions ofthe C-38 aircraft. HTA will ensure all spares and 
parts issued have the appropriate FAA [Federal Aviation 
Administration] certification. HT A will ensure repair and 
overhaul of all reparable items are accomplished at FAA 
certified repair stations .... HT A will identify any 
inadequacies or non-availability of items required from the 
COMBS; provide a 
recommended plan for obtaining those 
items. 
(R4, tab I at 50) 
5. CSOW ,-r 3.6.7, Over and Above Work; states that "HTA will perform Over and 
Above work as negotiated with and directed by the" government's Administrative 
Contracting Officer (ACO) (R4, tab I at 52). 
6. CSOW ,-r 3.6.7.4, Aircraft Modifications, states that "HTA will implement FAA 
Service Bulletins, Advisory Data, FAA Airworthiness 
Directives, Engineering Change 
Proposals (ECPs), TCTOs [Time Compliance Technical Orders], and other service 
actions as approved 
by the program office and directed by the ACO. HTA shall ensure 
these actions are performed at an FAA approved repair facility." (R4, tab I at 54) 
(Underlining added) 
7. Standard government contract clauses incorporated by reference include DF AR 
252.243-7002, REQUESTS FOR EQUITABLE ADJUSTMENT (MAR I998) (I 0 U .S.C. 241 0) 
(R4, tab I at 35); and DFAR 252.2I7-7028, OVER AND ABOVE WORK (DEC I991) (lAW 
DFARS 2I7.7702) (id. at 37). The O&A work provision, which is referenced 1 multiple 
times in the contract, states: 
1 (See, e.g, R4, tab I at 6, 7, II, I2, I5, 16, I9, 20, 23, 24, 28, 29, 32, 33, 37) 
3 

(a) Definitions. 
As used in this clause -
( 1) Over and above work means work discovered 
during the course of performing overhaul, maintenance, and 
repair efforts that is-
(i) Within the general scope ofthe contract; 
(ii) Not covered by the line item(s) for the basic work 
under the contract; and 
(iii) Necessary in order to satisfactorily complete the 
contract. 
(2) Work request [WR] means a document prepared 
by the Contractor which describes over and above work being 
proposed. 
(b) The Contractor and Administrative Contracting 
Officer shall mutually agree to procedures for Government 
administration and Contractor performance of over and above 
work requests. If the parties cannot agree upon the procedures, 
the Administrative Contracting Officer has the unilateral right 
to direct the over and above 
work procedures to be followed. 
These procedures shall, as a minimum, cover -
( 1) The format, content, and submission of work 
requests by the Contractor. Work requests shall contain data 
on the type of discrepancy disclosed, the specific location of 
the discrepancy, and the estimated labor hours and material 
required to correct the discrepancy. Data shall be sufficient to 
satisfy contract requirements and obtain the authorization of 
the Contracting Officer to perform the proposed work; 
(2) Government review, verification, and 
authorization of the work; and 
(3) Proposal pricing, submission, negotiation, and 
definitization. 
4 

(c) Upon discovery of the need for over and above 
work, the Contractor shall prepare and furnish to the 
Government a work request in accordance with the agreed-to 
procedures. 
(d) The Government shall -
( 1) Promptly review the work request; 
(2) Verify that the proposed work is required and not 
covered under the basic contract line item(s); 
(3) Verify that the proposed corrective action is 
appropriate; and 
( 4) Authorize over and above work as necessary. 
(e) The Contractor shall promptly submit to the 
Contracting Officer, a proposal for the over and above work. 
The Government and Contractor will then negotiate a 
settlement for the over and above work. Contract 
modifications will be executed to definitize all over and 
above work. 
(f) Failure to agree on the price of over and above 
work shall be a dispute within the meaning of the Disputes 
clause of this contract. (Underlining added) 
8. As contemplated by DF AR 252.217-7028, paragraph (b), the parties entered 
into a supplemental agreement entitled "OVER AND ABOVE PROCESS CONTRACT: 
F34601-03-C-0394 Revision 3, 21 November 2006" (O&A process agreement). The 
stated purpose of this agreement was "to define the [contract's] Over & Above (O&A) 
process and to identify the specific tasks that must be completed to ensure that the 0 & A 
work performed meets all contractual requirements." The O&A process agreement was 
signed by HTA, and the government's ACO and Procurement Contracting Officer (PCO). 
(R4, tab 3 at 7 -9) 
9. Section 1, COMBS, of the O&A process agreement sets forth the parties' 
agreed-upon procedures for HT A to be reimbursed for a WR to perform over and above 
work on COMBS: 
(a.) The Contractor will include the following on all COMBS 
WR[ s] which are not included in Flying Hours and are 
5 

related to, but not limited to, parts repaired and provided 
because of maintenance malpractice, lost and missing, 
parts damaged by bird strikes/lightning strikes, Service 
Bulletins/TCTOs, field team, etc: 
( 1) Contract number 
(2) Contract Line Item Number (CLIN) under 
which work is proposed 
(3) Sequential work request numbering 
( 4) The aircraft registration number and the 
Contractor's assigned WR number 
(5) The location of the C-38 aircraft 
( 6) A statement identifying the proposed work and 
an "initial estimate" of cost 
(b.) The contractor shall furnish the above information on a 
WR to the authorized Government Representative at the 
201st ANG [Army National Guard]. The Contractor shall 
also verify that there are sufficient funds available for 
required expenditures. The 201 st ANG will verify the 
accuracy of the work request and necessity of parts 
ordered or field support. The 20 1st representative will 
verify and sign WR and return to the Contractor. The 
Contractor will then commence work. 
(c.) Once the work is completed and a copy ofthe vendor's 
bill of materials, commercial invoice, and/or travel 
receipts with actual costs are received by the contractor, 
an updated, "final" WR is generated by the contractor 
and forwarded to the DCMA ACO, along with a 
Certificate of Conformance (with reviewer's signature 
and a listing of the applicable O&A worksheets) for the 
definitization process. 
(d.) The ACO will log the final WR in a WR control log. 
The 
ACO will verify and 
provide the following: 
( 1) WR information provided is complete 
(2) 201 st ANG authorized representative has 
verified necessity 
(3) lfWR is acceptable, sign and return WR to the 
Contractor 
6 

(4) IfWR is unacceptable, reject and return WR to 
the Contractor for correction. 
(5) The ACO shall record the WR status in the 
control log. If the WR is rejected, the reasons 
for that rejection will also be recorded. 
(e.) The ACO shall evaluate WR for price reasonableness. 
(f.) A bilateral contract modification (Standard Form 30) 
will be issued to definitize 0 & A work. 
(g.) The contractor may then bill for the definitized 0 & A 
work. 
(h.) The Contractor shall notify the Program Office once 
estimated expenditures reach 75% of the obligated 
amount on the 0 & A CLIN. 
3. Disputes Process 
(a.) If the ACO/PCO and Contractor reach an impasse, 
FAR Clause 52.212-4 (d), Contract Terms and 
Conditions-Commercial Items, cited in the contract will 
be used to resolve the disputes. 
(R4, tab 3 at 7-9) (underlining added) _ 
10. Pursuant to contract provision "Conformed Copy Thru P00028, CLIN 0013," 
"Over and Above costs shall include, but are not limited to, aircraft contingencies (i.e. bird 
strikes, lightening strikes, depot repair outside the capability of the Air Guard), 
maintenance, malpractice, field teams, additional meetings/conferences, government 
requested contractor travel, etc." (1st app. opp'n, ex. D2). 
2 We follow the parties' convention of citing submissions in ASBCA Nos. 57891-94 as 
relating to the first (1st) government motions for partial summary judgment and to 
those pertaining to ASBCA Nos. 58189 and 58193 as referencing the second (2nd) 
government motions for partial summary judgment. All citations to motion 
submissions refer to those containing updated record references following the 
Board's 28 August 2013 Order. 
7 

Contract Administration 
11. Contract Modification No. A00030 dated 29 April 2007 definitized "Over and 
Above Consolidated work requests" Nos. 07-011 through 07-015, 07-018 through 
07-020, and 07-022 through 07-026. Ofthese, O&A No. 07-023 in the amount of 
$534.05 was for work set forth in OEM Rockwell Collins SBs 28 and 30. (R4, tab 33 at 
1-3) 
12. An email sent on 7 August 2007 by Bill (Wilmot) Simpson, HTA's C-38 
program manager, concerned a 2 August 2007 conference call in which he, the 
Air Force's program manager (AFPM) Joyce Hollier, and MSgt Kenneth Crowder, 
quality assurance inspector for the 201 st ANG, participated. The email dealt with 
"Service Bulletins on part in for repairs 08-07-07." According to Mr. Simpson: 
Hello Joyce, 
Per our conversation on August 2, 2007 (conference call with 
MSG Kenny Crowder on Over and Above), it is understood 
and agreed 
that when a required Service Bulletin is 
accomplished on a part that was sent in for vendor repair, and 
the vendor accomplishes the Service Bulletin in order to 
return the part to service, the Over and Above for the Service 
Bulletin will be initiated when that part is installed on the 
aircraft. 
However, if the part was tested and determined that no fault 
was found for removal and the required Service Bulletin was 
accomplished, the Over and Above for the Service Bulletin 
will be initiated upon return of the part to our COMBS. 
The 201 st [ANG] may request the latest updated COMBS part 
for installation and remove the serviceable 
unit that does not 
have the Service Bulletin from the aircraft and return it to our 
COMBS. 
(R4, tab 3 at 12-13) The record does not reflect, and the parties do not allege, that the 
government responded to Mr. Simpson's email. 
13. The government's Contractor Performance Assessment Report (CPAR) for 
1 October 2008-30 September 2009 told HTA that it "should ensure contractor-owned 
parts provided across counter through the requirements of this contract should be of the 
latest configuration" at "no cost to the Government" (underlining added). The CPAR 
cited HTA's 18 December 2008 O&A WR for an electronic flight display (EFD) "to be 
brought into compliance with a parts Service Bulletin (Rockwell Collins SB-31)." The 
8 

government questioned this request for payment, "as the contract does not cover the 
upgrade of contractor parts which includes associated SBs; however, the Government is 
only responsible for any SB accomplished on the aircraft. Upgrade of individual parts 
with vendor SBs continues to be in dispute since HT A is submitting over-and-aboves 
claims for this effort." (R4, tab 9 at 10-11)3 
14. HTA took exception to the CPAR. It referenced the 21 November 2006 O&A 
process agreement, "written and approved by the Government, [which] lists SBs on 
COMBS parts as one of the items not covered by Flying Hours and explains the process 
by which an O&A should be submitted." HT A pointed out that the government had 
approved O&A WRs for SBs on a contractor-owned part in the past: 
It was not until HTA submitted an O&A for SB-31 (EFD 
4077, SIN 1455) on 20 Jul 07, that the AFPM did not approve 
it, but after a meeting on 2 Aug 07 with the AFPM, 20 1st 
QAR and the HT A PM, the AFPM agreed to only approve 
O&As on SBs once a part was issued to the 20151 [ANG]. 
The part was issued to the 20 1st [AN G] on 18 Sep 08 and per 
the AFPM[']s direction in the 2 Aug 07 meeting, O&A 
09-088 was submitted for payment. O&A 09-009 for SB-31 
(EFD-4077, SIN 1145) was also generated by HT A only to 
document that the SB was accomplished on the part and that 
the O&A would be reissued when the part is issued. To date, 
the AFPM has/will not approve any O&As pertaining to 
required SBs for contractor-owned parts. It is unclear why 
the Over and Above Process is not being followed. 
(R4, tab 9 at 12) 
15. The parties' continuing disagreement regarding HTA's requests for payment 
for Service Bulletin work as over & above the fixed-price contract requirements is 
reflected in the 1 October 2009-30 September 2010 CPAR (R4, tab 9 at 14-16). The 
government stated: 
An element of HT A[']s performance on this contract is to 
provide, across the counter, contractor-owned parts of the 
latest configuration. The Contractor is responsible to ensure 
this is done at no cost to the Government. The submission of 
3 Appellant objected to Rule 4, tab 9, pursuant to Board Rule 4(e). We do not herein 
weigh the evidence nor do we rule upon HTA's objection, but admit the document 
into the record for purposes of this motion as we are not convinced that HT A has 
met its burden under FED. R. CIV. P. 56(c)(2). 
9 

Over-and-Aboves for Service Bulletin (SB) accomplishment 
on parts continues to be an issue. The Contractor continues to 
try and charge the Government, through the 
Over-and-Above process, for the upgrade of individual 
contractor-owned parts with vendor SBs that the contract 
requires is the responsibility of the Contractor. 
(!d. at 14) (Emphasis added) 
16. HTA responded on 29 October 2010, disagreeing with the government's 
position that the SB work was the contractor's responsibility. It stated that: 
HT A cannot find any listing or reference within the current contract 
where HT A is to provide the parts "of the latest configuration" as 
the [government's Assessing Official] has stated. In fact, CSOW 
3.0, page 9 reads, "HTA will also provide for additional support as 
over and above tasks ... aircraft and component modification." It is 
important to clarify that all of the Over-and-Aboves submitted for 
signature concern parts for which a SB was required to return the 
part/component to service and are currently installed on the 
C-38 aircraft and 
belong to the Government. 
HT A reiterated that the O&A process agreement was written by the government and 
required the contractor to include information on all COMBS WRs for work "'not 
included in Flying Hours and [] related to, but not limited to, parts repaired and provided 
because of maintenance malpractice, lost and missing, parts damaged by bird 
strikes/lightning strikes, Service Bulletins/TCTOs, field team, etc ... ' Nowhere in this 
process does it exclude certain types of SB. The Government has in fact paid for a SB on 
a part/component that was repaired in the past." (R4, tab 9 at 15-16) (Ellipses in original) 
17. HTA reminded the government that it had approved O&A No. 07-023, 
contending that the government "only pays for the SB costs while HT A paid for any 
repairs" and that it had not included the costs of SB work within CLIN 1008 for 
"parts/components installed on the aircraft [that] were unknown at the time of submitting 
HTA's proposal." The contractor noted that after O&A No. 07-023 was approved, the 
AFPM contacted HTA and "requested that any future O&As concerning SBs on 
parts/components not be submitted until the actual part/component was installed on the 
aircraft (once 
the part is installed it is owned by the government) to which HTA 
concurred." HTA 
said that, during the teleconference of 7 August 2007 with "the AFPM, 
201 st QAR and HTA's PM, the AFPM again agreed that an O&A would be submitted for 
payment when the part/component having the required SB was issued out ofHTA's 
COMBS and installed on the aircraft. HTA's PM sent out the minutes to this meeting to 
all attendees and received no comments or corrections." (R4, tab 9 at 15-16) 
10 

HTA 's Claims of 30 June 2011 Underlying ASBCA Nos. 57891, 57892, 57893 & 57894 
18. By correspondence dated 30 June 2011, HTA submitted to the government 
"Contract Disputes Act Claim[s] under Contract Number F34601-03-C-0394 for 
Disputed Items of Over & Above Work" (R4, tab 3). Each claim is separately analyzed 
in HT A's "Discussion of Claims, Entitlement, and Quantum." HT A advised that, unlike 
Contract No. FA8106-09-R-0010, entered into by the government with a different 
contractor, 
the instant contract did not require HT A to "[p ]rovide all spares and parts in 
the latest configuration that is approved for use on the current configuration of the C-38 
aircraft, to include all required Service Actions including appropriate FAA 
certifications." The contractor maintains that "at no time during" the subject contract did 
the government "request a modification to our contract to have the same 
wording and/or 
intent as the new contract concerning this subject." (!d. at 2) 
19. As part of its claim, HTA cited two documents in support of its position that it 
is entitled to compensation for its efforts. It relied upon CSOW, 3.0, Requirements, 
which HT A explained "was written by HT A with the understanding that the Government 
via the Over and Above CLIN XX13 would be responsible for any component 
modification including Service Actions and 
Service Bulletins (SB) accomplished on any 
component or part." Next, HTA cited the parties' 21 November 2006 O&A process 
agreement, and pointed out that § 1.( a.) of that document "includes a list of items not 
included in flying hours which are subject to the O&A Process (reference, parts relating 
to Service Bulletins)." (R4, tab 3 at 1) 
20. HTA explained that "O&A numbers 09-088, 10-037, 11-004 and 11-005 
involve parts for which component modifications/Service Bulletins were 
required on the 
part to return the part to service and install on the C-38 aircraft. These parts were sent 
out for repair and determined to require modification/service bulletin [work] before 
installation onto the aircraft." (R4, tab 3 at 1) The claim provided details on each O&A 
WR (id. at 1-5), as follows. 4 
4 The relevant appeal number for each claim has been added for ready reference. 
11 

ASBCA No. 57891- HTA 's Over and Above Request No. 09-088for Service 
Bulletin Work on the High Voltage Power Supply of an EFD 
21. In O&A No. 09-088, HTA sought $10,736 for its repair ofthe EFD (R4, tab 
3 at 2-3, 16-19). 5 HTA contended this work was called for by Rockwell Collins SB 31, 
and was necessary before the manufacturer would "recertify [the] unit sent in for repairs" 
(id. at 18). HTA explained that when this SB work on the EFD was done in June 2007, 
"in-house O&A 07-034 was created and cancelled for documentation purposes only." 
The documentation was "updated when [the] part was issued" to the 201st ANG on 
17 September 2008 "and installed on aircraft 94-1569 on Spare Parts Issue Request 
(SPIR) 4529." HTA reminded the government that it had "rejected this O&A on 
September 24, 2010" and the government's QAR "denoted on O&A 09-088 that 'Service 
Bulletins accomplished on Contractor owned assets are not spelled out in [the] O&A 
Process, Rev. 3, Dated 21 Nov 06, para. 1A."' (!d. at 2-3) 
ASBCA No. 57892- HTA 's Over and Above Request No. 10-037 for Service 
Bulletin Work on a Flight Control Computer (FCC) 
22. By O&A No. 10-037, HTA sought $382.59 as the cost of parts, G&A and 
margin for performing SB 43 work it says was required by Rockwell Collins for the 
repair and recertification of the FCC. According to HTA, the "part was repaired in 
June 2007" and subsequently "installed on aircraft 94-1570" in accordance with SPIR 
5042. The government's QAR rejected this O&A WR on 19 October 2010 without 
stating a 
reason. (R4, tab 3 at 3, 20-22) 
ASBCA No. 57893- HTA 's Over and Above Request No. 11-004 for Service 
Bulletin Work on an EFD 
23. HTA sought $12,722.36 in O&A No. 11-004 for work on an EFD done 
according to OEM Rockwell Collins SB 31. HTA attributed the necessity of this work to 
the OEM, alleging that this part "was repaired in December 2008 and Rockwell Collins 
SB 31 was accomplished to return [the] unit to service." HTA said that it had "created 
[an in-house O&A request] and cancelled for documentation purposes only and was to be 
updated when [the] part was issued to" the 201st ANG. It related that on "October 20, 
2010, the Engine Flight Display was issued and installed on aircraft 94-1569 on Spare 
Parts Issue Request (SPIR) 5180." The $12,722.36 sought "represents the cost of the 
5 1st gov't mot. at 5, ~ 15. This paragraph ofHTA's claim, which explains that the particular 
work required on the EFD dealt with the high voltage power supply, references 
Rule 4, tab 6 at 3, which the Board constructively removed from the record following 
appellant's objection pursuant to Board Rule 4(e). We do not rule upon the objection 
but admit the document into the record for purposes of this motion as we are not 
convinced that HTA has met its burden under FED. R. CIV. P. 56(c)(2). 
12 

part(s) to accomplish" SB 31 "only (no other repair or labor costs), and our G&A and 
margin." The government had rejected 
this O&A request on 3 November 2010, with the 
QAR noting that reimbursement for OEM SB work "accomplished on Contractor owned 
assets [is] not spelled 
out" in the O&A process agreement, and that the instant "contract 
does not provide a requirement for service bulletins [to be] complied with on contractor 
owned assets." (R4, tab 3 at 3, 25-28) 
ASBCA No. 57894- HTA 's Over and Above Request No. 11-005 for Service 
Bulletin Work on Engine Display Unit (EDU) 
24. In O&A No. 11-005, HTA sought $40,650.81 to perform "Grimes Aerospace 
Service Bulletin 80-5125-31-0003 & 0004" for an EDU (R4, tab 3 at 4). Appellant 
asserts that these OEM SB repairs were done in August 2009 in order to return the unit to 
service. HT A noted that "no original replacement displays are available from the OEM" 
for this damaged display, and that it "would require a SB to install the later model of 
display on the EDU." The repaired EDU "was issued to the [201st ANG] and installed on 
94-1569 on [SPIR] 5187 ." The government rejected the over and above request, "since 
both service bulletins were incorporated to return the unserviceable part to a serviceable 
condition, [and] it was not a 
valid O&A." (R4, tab 3 at 4, 28-38) 
The Contracting Officer's Final Decision (COFD) in ASBCA Nos. 57891, 57892, 57893 
& 57894 
25. By COFD dated 12 September 2011, contracting officer (CO) Steven C. Kimbrell 
denied HTA's claims of30 June 2011 for O&A WRs 09-088, 10-037, 11-004 and 11-005. 
The CO reasoned that the government had neither directed nor requested that any of the 
subject OEM SBs be performed on the contractor-owned spare parts, which were the 
contractor's responsibility until installed on the aircraft, and that the government did not 
specify how HT A was to manage parts or provide replacements. He denied the assertion 
that either the contract or the parties' O&A process agreement, without more, authorized 
HT A to be "automatically" paid for all SB work via the O&A process. The CO pointed out 
that the latter agreement specified the process whereby the contractor was required to obtain 
prior written verification from the appropriate government representative following 
submission of an O&A WR. The CO noted that the contract required only SBs issued 
pursuant to FAA-mandated TCTOs to be performed; as none ofthe claims involved such 
work, these O&A WRs were not compensable without previous government authorization that 
HTA failed to obtain. (R4, tab 4) 
HTA 's Claims of7 September 2011Underlying ASBCA Nos. 58189 & 58193 
26. On 7 September 2011, HTA submitted claims for additional O&A work (R4, 
tab 13). Among other items, O&A No. 11-044 dated 16 March 2011 sought $3,227.61 
for replacement of an oil pressure sensor for an "Aircraft 090's Engine Display System 
13 

(EDS)." The government had reported that the EDS was not indicating any oil pressure, 
and the "condition was only corrected following replacement of the Oil Temperature 
Transmitter." (!d. at 4-6, 38) 
27. Also included in HTA's 7 September 2011 submission was O&A No. 10-032, 
which concerns a "Main Aircraft Battery" that was returned by the 201 st ANG to HTA, 
which then set the battery to an FAA-approved repair shop for evaluation. Appellant 
seeks $2,594.71 for "the freight and labor of the servicing to comply with the 
Government's request to have the battery sent out for an evaluation to determine if they 
had contaminated the battery." (R4, tab 13 at 1-4, 11-20) 
28. According to the contractor's claim, O&A No. 10-032 "involve[d] parts that the 
Government directed HTA to replace unnecessarily, which did not resolve the maintenance 
problem/issue and turned out not to be the cause of the problem/issue the Government had 
been experiencing." Appellant noted that "it is important to understand" that the 20 1st 
ANG Battery Shop was responsible for servicing and maintaining main aircraft batteries. 
It claims that "[j]ust prior to the events that gave rise to O&A 10-032, the 201 st had 
returned an entire battery to HTA, claiming it was bad." HTA had the battery "tested by an 
FAA Repair Shop"; after it was "determined that the battery was not serviced properly by 
the 201 st and "only needed proper servicing to return it to service," the government "paid 
HT A for the cost of the testing and proper servicing of the battery under previous O&A 
09-013." HTA says that similar circumstances arose again "Shortly following this event, 
[when] the 20 1st returned another entire battery to HT A, claiming it was bad." Once more, 
HTA sent the battery for testing at an FAA-approved shop, which concluded that the 
battery needed only proper servicing. As this particular "battery had already been replaced 
via 
exchange, it could not be returned, and, therefore, the Government paid HT A for the 
cost of the replacement battery under previous O&A 09-016." (R4, tab 13 at 1-3, 11-12) 
29. According to appellant, the parties had dealt previously with and developed an 
approach for handling malfunctioning batteries that required only proper servicing and 
not replacement. The contractor contends that, to avoid the situation where the 
government paid "for an exchange replacement battery only to find out later that the 
returned battery only required proper servicing," three government "QAR representatives 
and HTA's Vice President [Brown] met the week of March 14, 2010." According to 
HTA: 
Chief Norvell requested that, from that point forward, HT A 
should send out any battery believed to be "bad" for testing 
first before replacing it with a new battery. If such a battery 
were sent out and determined to be bad, HT A would cover 
the evaluation costs and replacement costs; but if the battery 
was found to need only servicing, the Government would 
cover the cost of the evaluation and servicing (depot level 
14 

support) via an O&A, which would be a cost savings to the 
Government over replacing a battery that did not need to be 
replaced as had been the case with O&A 09-016. 
(R4, tab 13 at 2-3) 
30. HTA contends that it followed this process in March 2010 in handling a main 
aircraft battery from the 20 1st battery shop that the government believed had become 
contaminated. The contractor sent this battery to a certified repair station for evaluation, 
which HT A says disclosed "no contamination but did find evidence of leaking electrolyte 
and a corroded temperature sensor" which are "maintenance issues and should have been 
(but were not) previously detected and corrected" 
by the 201 st ANG battery shop. 
Appellant seeks in O&A No. 10-032 to recover the cost of the "freight and labor" it 
expended to send the battery for evaluation, contending the deficiencies were due to the 
government's failure to properly maintain it. (R4, tab 13 at 2-3, 13-20) 
The Contracting Officer's Final Decision inASBCA Nos. 58189 & 58193 
31. The COFD dated 28 March 2012 decided HTA's claims arising from a 
number ofO&A requests including O&A Nos. 10.-032 and 11-044 (R4, tab 14). The CO 
stated that "[t]he claim for $3,227.61 for O&A 11-044 is omitted from this discussion 
because the Government determined that this claim is acceptable and has agreed to pay 
$3,227.61 for this claim" (id. at 1). The record does not indicate, nor does the 
government allege, that HTA has been paid for O&A No. 11-044 qespite the CO's 
agreement to do so. 
32. The COFD also denied O&A No. 10-032, citing CSOW '1!'1\3.0 and 3.6.3, 
which require HTA to support the C-38 aircraft. The government "believes that leaking 
electrolyte inside the battery is contamination, as this material is very corrosive and not 
normally leaked from a battery." The CO distinguished the two prior requests regarding 
malfunctioning batteries relied upon by HT A in which the government concurred with 
the repair or replacement of batteries, maintaining these "are entirely different from the 
finding in this case due to the battery contamination issue." (R4, tab 14) 
DECISION 
"Summary judgment is appropriate when, drawing all justifiable inferences in the 
nonmovant's favor, there exists no genuine issue of material fact and the movant is 
entitled to judgment as a matter of law." ProverFs Scientific Corp. v. InnovaSystems, Inc., 
739 F.3d 1367, 1371 (Fed. Cir. 2014) (citing Anderson v. Liberty Lobby, Inc., 477 U.S. 
242,255 (1986)); FED. R. CIV. P. 56( c). A successful movant "must show, based solely 
upon the record now before us and without benefit of a hearing that there is sufficient and 
uncontroverted evidence to meet its evidentiary obligation as defined by law and 
15 

precedent. Substantive law dictates the parties' relative burdens, and defines those 
'material' facts that may affect the outcome of a particular cause of action." Osborne 
Constr. Co., ASBCA No. 55030, 09-1 BCA ~ 34,083 at 168,512 (citing Anderson 
v. Liberty Lobby, 477 U.S. at 249-50). 
ASBCA Nos. 57891, 57892, 57893 & 57894 
The gravamen of the claims underlying ASBCA Nos. 57891 through 57894 are 
HTA's assertions that it is entitled to recover for executing particular OEM SBs because 
the contract calls for SBs to be performed as O&A work; it followed the direction of 
government officials by performing that work and then submitting its WRs after the parts 
were installed on the aircraft and costs were known; and the parties developed a course of 
performance evidencing the process change and waiving contract requirements for prior 
approval ofO&A work. (1st app. opp'n at 1, 21-28) 
The government moves for partial summary judgment in ASBCA Nos. 57891 
through 57894, asserting that it is entitled to favorable judgment as a matter of law 
because these appeals involve purely legal issues·and no material facts are disputed. It 
denies that the contract calls for HTA to perform OEM SB work, only FAA-directed SBs 
(TCTOs ), and maintains that there is no written government authorization in the contract, 
O&A process agreement, or elsewhere, for HT A to perform the contested OEM SB work. 
According to the government, HTA was required to maintain an inventory of replacement 
parts, and any work performed on these contractor-owned items was to be done at HTA's 
initiative and expense. (1st gov't mot. at 1-6) It cites CSOW ~ 3.6.7.4, which categorizes 
SBs as O&A work that requires prior approval by the ACO to be compensable, and the 
O&A process agreement, which 
calls for prior verification of the contractor's O&A WR 
by a representative ofthe 201st ANG before commencing performance. (!d. at 1-2, 8-10) 
The government "agrees with [appellant's] overall point that the Over and Above process 
that HTA exercised is not explicitly set forth in the contract or even the Over and Above 
Agreement." The "ACO did not sign off on O&As until an invoice was submitted for 
payment." The government describes giving prior assent for O&A WRs when these were 
"signed by the QAR or [AF]PM, who worked in concert with the PCO." Afterward, once 
O&A costs were known, "the ACO, who worked at DCMA in Dallas, TX, would review 
the charges before any monies were paid to HTA." (1st gov't reply at 1) 
HT A opposes the motions, supporting its position with, inter alia, excerpted 
government responses to discovery requests, a declaration by HT A vice president 
Mr. William Brown, and the 7 August 2007 email from its employee Mr. Bill Simpson to 
AFPM Hollier regarding the 2 August 2007 call during which it maintains the 
government approved the work (1st app. opp'n, exhibits). Appellant argues that the OEM 
SB work in question was called for by the contract as O&A work but not included in the 
base, fixed-price per flying hour price. It notes that CSOW ~ 3.6.7.4 refers to SBs and 
"other service actions" as O&A work that was not specifically known or specifically 
16 

contemplated when the contract was awarded. (!d. at 2-3, 12-13) HTA also relies on the 
6 November 2006 O&A process agreement, which "specifically refers to 'Service 
Bulletins/TCTOs', and thus demonstrates that the Air Force desired that Service Bulletin 
work be accomplished" (id. at 23). Although HTA does not dispute that the contract and 
O&A process agreement call for the contractor to submit a WR to an authorized 
government representative for verification and signature before commencing work, it 
maintains that AFPM Hollier, MSgt Crowder's supervisor, "with the implied consent of 
the ACO and PCO" (id. at 3), verbally changed this process by telling the contractor to 
postpone submitting O&A WRs until after the part was installed on an aircraft and 
became government-owned property, and associated costs were known. HTA cites other 
occasions on which the parties adhered to this revised procedure, contending these and 
other instances show a course of performance modifying the contract and proving that the 
government waived prior submission and verification of its WR and before commencing 
O&A work. (!d. at 3-9) 
The government's motions in ASBCA Nos. 57891 through 57894 are couched in 
terms of contract interpretation, which "is a question of law generally amenable to 
summary judgment." The Public Warehousing Co., ASBCA No. 57510, 13 BCA, 35,314 
at 173,360 (citing Varilease Technology Group, Inc. v. United States, 289 F.3d 795,798 
(Fed. Cir. 2002); Textron Def Sys. v. Widnall, 143 F.3d 1465, 1468 (Fed. Cir. 1998)). 
However, this generality does not apply here, as the government has not shown that these 
appeals are amenable to resolution by summary judgment on the basis of contract 
interpretation. Although HTA does not controvert the government's interpretation that the 
contract and O&A process agreement require prior approval of O&A WRs (1st app. opp 'n 
at 3), and the government correctly observes that extrinsic evidence is not usually admitted 
where the contract is not ambiguous (1st gov't mot. at 11-12), the government failed to 
demonstrate the absence of disputed material facts, notably in regard to other legal theories 
raised by appellant that could affect a result dictated solely by the interpretation of contract 
terms. 
Among other matters left unclear by the government, it does not rebut HT A's 
assertions that it was verbally directed by AFPM Hollier and MSgt Crowder, whom the 
government gave considerable power over WRs in the O&A process agreement, to 
postpone submission of O&A WRs until the work was complete and the parts became 
government property upon being installed on the aircraft. We are inadequately informed 
regarding the role played by the COs in administering the contract, especially the O&A 
process. Appellant buttressed its opposition to the motions in ASBCA Nos. 57891 through 
57894 with the 10 May 2013 declaration ofvice president WilliamS. (Steve) Brown. The 
government did not proffer any affidavits or declarations from its personnel who were 
involved in the subject O&A WRs to contradict Mr. Brown's assertions. As all reasonable 
inferences must be drawn in favor of the nonmovant, Mingus Constructors, Inc. v. United 
States, 812 F.2d 1387, 1390-91 (Fed. Cir. 1987), we must credit Mr. Brown's testimony 
that government officials given a role by the O&A process agreement in handling 
17 

contractor O&A WRs provided direction with respect to submitting these requests; this is 
evidence of a disputed material fact. See Jayco Int '!, LLC, ASBCA No. 58461, slip op. at 
12 (12 February 2014). The record is unclear regarding the contractual bases for the 
government's repeated admonishments to HTA that it was obligated to furnish items of 
"the latest configuration." Nor is there sufficient evidence to support the motions 
pertaining to the instances in which the government approved O&A WRs after the work 
was complete, which HT A asserts indicate a revised course of performance and the 
government's intent to waive the requirement of prior approval for this work. This list 
demonstrates the absence of "facts that might affect the outcome of the suit under the 
governing law" and thus "properly preclude 
the entry of summary judgment." Liberty 
Lobby, 477 U.S. at 248. The government's motions for partial summary judgment in 
ASBCA Nos. 57891, 57892, 57893 and 57894 are denied. 
ASBCA No. 58189 
The government also premises its motion in ASBCA No. 58189 on contract 
interpretation. It alleges that HTA is not entitled to be compensated for work on the main 
aircraft battery because it is within contract requirements, and not O&A work. The 
government 
argues that HTA is obligated by CSOW ~ 3 .0, reiterated in~ 3.1, to "support 
the C-38 aircraft by making available all spares, repairs, and replenishments." It asserts 
that, in this case, "the main aircraft battery needed repair" because "an electrolyte had 
leaked and had corroded a 
temperature sensor." It asserts that appellant's "sole basis for 
its claim under O&A 1 0-032" is "an alleged oral agreement with Quality Assurance 
Representatives 
that the Government would cover the costs of evaluation and servicing if 
a battery did not need to be replaced entirely." The government contends that "this is 
contrary to the express language of the Contract, which required that HT A cover the costs 
of repairing and replacing parts"; that "extrinsic evidence cannot alter the terms of a 
contract"; and "QARs have no authority to change the terms of a contract." (2nd gov't 
mot. at 5-7) It points out that Chief Norvell was neither a QAR nor a CO (id. at 7), and 
"contests that there was any oral agreement and to the extent there was, it was not 
binding" (2nd gov't reply at 2). 
HTA responds that summary judgment is inappropriate in ASBCA No. 58189 
because "aircraft contingencies" and "maintenance malpractice" are included in contract 
"CLINs for Over and Above work" (2nd app. opp'n at 6-7). It cites two other instances of 
agreed-upon O&A work for which HT A was compensated, "in which a main aircraft 
battery had been reported by the 201 st to be in need of repair or replacement but was later 
found to require only proper servicing to return it to proper operation" (id. at 7-8 (citing 
2nd declaration of WilliamS. (Steve) Brown)). Appellant cites the parties' "meeting the 
week of March 14, 2010" in which "Air Force and HTA representatives further agreed" 
that "if any such battery proved to indeed be 'bad,' HTA would pay the cost of evaluation 
and replacement, as such work would be covered by its fixed-price, repair/replacement 
obligation, but that if the battery proved to require only proper servicing to return it to 
18 

proper operation, the Air Force would pay for the evaluation, servicing, and related costs 
as over and above work." (!d. at 9) HTA notes that it "did not know when it received 
this main aircraft battery" that "the work would prove to be over and above until after 
the work was done," and that "advance approval was not possible or appropriate, and its 
absence cannot defeat HTA's claims" (id. at 15) (emphasis in original). Appellant takes 
exception to the government's argument that "it had no opportunity to approve this over 
and above work in advance" and that "the Air Force's approval of the previous over and 
above items for batteries that proved not to be bad waived any insistence on prior 
approval." Appellant criticizes the government's "argument about prior approval" as 
"ignor[ing] the Air Force's waiver, the parties' actual practice, and the parties' express 
agreement concerning batteries." HTA alternatively argues that, "if the work involved 
here cannot, for some reason, be treated as over and above work, then it should be 
deemed a constructive change to the Contract and compensated via the over and above 
process." (!d. at 14) (Citation omitted) 
We deny the government's motion for partial summary judgment in ASBCA 
No. 58189, as it failed to establish the absence of disputed material facts. Although the 
government correctly cites Winter v. Cath-dr!Balti Joint Venture, 497 F.3d 1339 
(Fed. Cir. 2007) for the 
proposition that"[ o ]nly contracting officers have authority to 
enter into and modify contracts," and 48 C.F .R. § 43.102 et a/., which provides that other 
government personnel are not to "act in such a manner as to cause the contractor to 
believe that they have authority to bind the Government" (2nd gov't mot. at 7), these 
authorities are insufficient to warrant summary judgment in this case without additional 
undisputed facts. As noted in that portion of this decision pertaining to ASBCA 
Nos. 57891 through 57894, the manner in which the government administered this 
contract raises material issues and disputed facts not adequately addressed by the existing 
record. It is unclear what actions were taken by the PCO and ACO, or the extent to 
which these officials directed the contractor to act in accordance with other government 
employees, particularly the AFPM and QARs. Among other things, we note that the 
bilateral O&A process agreement gave power to the AFPM and QAR to allow HT A to 
commence work on O&A WRs and seek reimbursement from someone with CO 
authority later, a practice the government recognizes was followed by the 
parties. Once 
more, the government furnishes no evidence in the form of declarations, affidavits or 
other references to contradict Mr. Brown's second declaration. 
We note further that the contract underlying the Court's decision in Winter 
v. Cath-dr/Balti allowed the CO to permit "the project Engineer In Charge [EIC]" to act 
as an "authorized representative of the Contracting Officer [COR]," but also stated that 
the COR "[ m ]ay not be delegated authority to make any commitments or changes that 
affect price, quality, quantity, delivery, or other terms and conditions of the contract." 
Cath-dr/Balti, 497 F.3d at 1345. The government has not shown how the instant contract 
characterized the role of the CO (including ACO and PCO), or how its written direction 
19 

that HT A commence O&A work upon the say-so of government employees lacking CO 
authority, are consonant with this holding. 
ASBCA No. 58193 
The government argues that summary judgment is appropriate for O&A 
No. 11-044 in ASBCA No. 58193, because "the Air Force has agreed to make payment 
on this claim and [with] nothing more remaining than to actually process the payment, 
the appeal is moot" 
and "there is no good reason for not dismissing" this appeal. The 
government relies upon Chapman Law Firm Co. v. Greenleaf Construction Co., 490 F.3d 
934, 940 (Fed. Cir. 2007) in support of its position. (2nd gov't reply at 9) HTA replies 
that it "has no desire to litigate this issue unnecessarily" and "will have no objection to 
dismissal" of ASBCA No. 58193 "when HTA has actually been paid for this item" (2nd 
app. opp'n at 15). 
We grant the government's motion. This was a monetary claim; as the contracting 
officer's final decision determined that HT A was entitled to full payment, the claim is 
rendered moot. As we have stated: 
Where an appeal has been rendered moot by the 
contracting officer granting all of the relief requested in the 
claim on appeal, the Board should dismiss it with prejudice 
since there is no longer a dispute between the parties on the 
appealed claim. 
Lasmer Industries, Inc., ASBCA Nos. 56946, 56966, 11-1 BCA ~ 34,671 at 170,801. 
Because we are "required to assume that the Government [will] carry out the 
corrective action in good faith," Chapman Law Firm, 490 F.3d at 940 (citations omitted), 
we assume that the government will pay HT A the claimed amount plus accrued interest. 
Accordingly, ASBCA No. 5 8193 is dismissed, subject to reinstatement if the claim is not 
paid within a reasonable period. 
20 

CONCLUSION 
We have considered all arguments advanced by the parties. The government's 
motions for partial summary judgment in ASBCA Nos. 57891, 57892, 57893, 57894 and 
58189 are denied. The government's motion is ASBCA No. 58193 is granted and the 
appeal dismissed as moot. 
Dated: 27 March 2014 
I concur 
~~ 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 57891, 57892, 57893, 57894 
58189, 58193, Appeals ofHTA Aviation, LLC, rendered in conformance with the 
Board's Charter. 
Dated: 
21 
JEFFREY D. GARDIN 
Recorder, Armed Services 
Board of Contract Appeals