ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE EYESTER 
 
This appeal concerns the termination for default of the above-referenced contract 
issued by the Defense Logistics Agency (DLA) to Paragon Defense Solutions, Inc. 
(Paragon).  DLA argues the termination was justified because Paragon failed to supply all 
of the towbars purchased under the contract by the contract delivery date.  In response, 
Paragon makes numerous arguments, including that DLA waived the delivery date and 
Paragon’s delay was excusable.   
 
Paragon elected to pursue this appeal pursuant to the Board’s Rule 12.2, Small 
Claims (Expedited) procedure.  Accordingly, this decision shall have no precedential 
value, and in the absence of fraud shall be final and conclusive and may not be appealed 
or set aside.  41 U.S.C. § 7106(b)(4)-(5).  Paragon also pursued this appeal pursuant to 
Board Rule 11, in which the decision rests upon written evidence without courtroom 
testimony.  Based on the following, we deny Paragon’s appeal. 
 
FINDINGS OF FACT 
 
1. On September 14, 2022, Paragon submitted its offer in response to solicitation 
No. SPE71-22-R-0017 (R4, tab 1a).  On November 3, 2022, DLA issued fixed-priced 
contract No. SPE7L1-23-C-0011 to Paragon in the amount of $957,600 for 72 motor 
Appeal of - )  
 )  
Paragon Defense Solutions, Inc. ) ASBCA No. 64173 
 )  
Under Contract No. SPE7L1-23-C-0011 )  
   
APPEARANCE FOR THE APPELLANT: Mr. Weiwei Jian 
  President   
  
 
APPEARANCES FOR THE GOVERNMENT: Gary P. Bilski, Esq. 
    DLA Chief Trial Attorney 
 John J. Pritchard, Esq. 
Julie K. Phillips, Esq. 
Adam J. Heer, Esq. 
    Trial Attorneys 
    DLA Land and Maritime 
    Columbus, OH 

2 
 
vehicle towbars for delivery by August 7, 2023 (R4, tab 1 at 1, 3-4; tab 1b).  The contract 
incorporated by reference the solicitation and Paragon’s offer (R4, tab 1 at 1, 5). 
 
2. The contract included a follow-on option quantity of 36 towbars, which could 
be exercised by a modification no later than July 24, 2023.  Option quantity  
1-18 would be exercised at a certain unit price and option quantity 19-36 at a lower unit 
price.  Delivery for these quantities would be 275 days after DLA issued the 
modification.  DLA would accept expedited or partial shipments at no additional charge 
to the government.  (R4, tab 1 at 2)  
 
3. The contract incorporated by reference Federal Acquisition Regulation (FAR) 
52.242-15, STOP-WORK ORDER (AUG 1989); 52.249-8, DEFAULT (FIXED-PRICE 
SUPPLY AND SERVICE) (APR 1984); and Defense Federal Acquisition Regulation 
Supplement (DFARS) 252.217-7026, IDENTIFICATION OF SOURCES OF SUPPLY 
(NOV 1995) (R4, tab 1a at 16, 19, 32).  Pursuant to DFARS 252.217-7026, Paragon was 
to notify the government of its source of supply in its offer for part number DP8080C (id. 
at 14, 16).  Paragon listed the manufacturer of this part as an entity having a company 
address in Purcellville, VA (id. at 16). 
 
4. On November 3, 2022, Paragon issued a purchase order to its manufacturer for 
72 towbars due August 7, 2023 (app. supp. R4, tab 1).  On the same day, the 
manufacturer requested payment in order to get started, and explained the delivery could 
take “quite a long time compared to just a year ago when it was only 160 days to 
complete a build.”  The manufacturer noted that the current lead time was now  
“270 days” but would hopefully be 240 days or less.  (App. supp. R4, tab 2 at 4)  Paragon 
submitted its payment on November 4, 2022, and the manufacturer confirmed receipt on 
November 11, 2022 and added the parts to the production schedule for delivery in 2023 
(id. at 1-2). 
 
5. We find based on this email that if the production lead time were running 
270 days after invoice payment, the parts would not have been ready for pick-up by 
Paragon until August 4 or 11, 2023.  There is nothing in the record evidencing Paragon 
informed DLA of the fact the lead time was now longer for these parts. 
 
6. On November 18, 2022, DLA requested Paragon expedite the order of 
72 towbars and stated a partial order of 20 towbars to cover urgent backorders would be 
appreciated if a full order could not ship early (R4, tab 3 at 42).  Paragon replied on 
December 23, 2022, stating it sent the purchase order request to the approved source (i.e., 
the manufacturer), along with a 10 percent prepayment.  The manufacturer confirmed that 
production was scheduled and on target for delivery by the contract delivery date.  (Id. 
at 43)  
 

3 
 
7. On January 25, 2023, DLA issued a unilateral modification which exercised 
option quantities (R4, tab 7 at 49).  According to the modification, DLA would accept 
expedited or partial shipment by September 6, 2023, of four additional towbars (id. 
at 50).   
 
8. On February 2, 2023, Paragon emailed the manufacturer seeking four 
additional units (app. supp. R4, tab 3 at 2).  The manufacturer added them to the prior 
production order and stated it anticipated no change to the delivery schedule (id. at 1).   
 
9. On March 13, 2023, DLA issued a second unilateral modification exercising 
additional option quantities (R4, tab 9).  According to the modification, DLA would 
accept expedited or partial shipment by October 4, 2023, of another four towbars (id. 
at 53).   
 
10.  On the same day, Paragon contacted the manufacturer seeking a timeframe for 
delivery and asking if it could make a partial delivery early.  Paragon noted DLA had been 
canceling purchase orders where delivery was late.  (App. supp. R4, tab 4 at 5)  Paragon 
did not receive an immediate response from the manufacturer (see id. at 1).   
 
11.  Meanwhile, on March 14, 2023, Paragon notified the DLA contract specialist 
that Paragon had been proposed for debarment and could not accept purchase orders over 
$35,000 (and that it had hired counsel to terminate the proposed debarment) (R4, tab 13 
at 62).  The contracting officer confirmed Paragon had been proposed for debarment on 
February 27, 2023, and noted that FAR 9.505-1(a)(2) precludes an agency from adding 
new work, exercising an option, or extending the duration of contracts and orders for 
contract holders proposed for debarment (or debarred and suspended).  The contracting 
officer stated that DLA’s headquarters “has not issued any written determination of 
compelling reasons for extending the duration of any orders/contracts awarded to 
Paragon” and therefore DLA was prohibited from exercising the follow-on option.  (Id. 
at 61)   
 
12.  Accordingly, on March 15, 2023, DLA issued a unilateral modification 
canceling the prior order of four towbars due October 4, 2023 (R4, tab 16).  DLA 
canceled the modification because it was issued in error subsequent to a debarment 
proposal and active exclusion in SAM.gov, issued on February 27, 2023, thereby 
rendering the modification void ab initio (id. at 67).  
 
13.  On May 2, 2023, Paragon asked the manufacturer again to confirm whether 
the parts would be ready by September 25, 2023.  The manufacturer responded that same 
day stating they are on schedule to meet the delivery deadline.  (App. supp. R4, tab 4 
at 1)  Minutes after receiving the response from the manufacturer, Paragon clarified it 
would need the manufacturer to deliver the items at least three weeks prior to August 7, 

4 
 
2023 (app. supp. R4, tab 5 at 3).  On June 30, 2025, the manufacturer stated it was still on 
schedule (id. at 1).   
 
14.  Paragon again emailed the manufacturer on July 20, 2023, stating:  “As we are 
approaching the Aug 7 delivery due date for our [purchase order], please advise of your 
firm shipment ready date” so Paragon could arrange packaging and final delivery (app. 
supp. R4, tab 6 at 8).  Paragon emailed the manufacturer again on August 2, 2023 asking 
about the shipment and stating it was “very likely” DLA would cancel the contract if the 
parts were shipped late (id. at 7).   
 
15.  On August 7, 2023, Paragon again emailed the manufacturer.  This email 
explained that the parts were to have been delivered that day; Paragon had told them 
several times that if it were late, DLA could cancel the contract and “[f]rom a legal 
perspective, DLA possesses the authority to take such action,” and to outline a definitive 
delivery date.  (App. supp. R4, tab 6 at 6)  Paragon stated it could take a partial shipment 
as long as DLA did not cancel the contract (id. at 5).  On August 22 and September 5, 
2023, the manufacturer stated that seven towbars were almost ready and the rest would be 
delivered by the end of October (id. at 1, 3).   
 
16.  Paragon shipped and DLA received seven towbars on September 20, 2023 
(app. supp. R4, tab 7c at 2).  In October and November of 2023, Paragon emailed the 
manufacturer requesting an update on the delivery for the remainder of the items (app. 
supp. R4, tab 8).  Paragon asked the manufacturer to explain, on letterhead, if it could not 
fulfill the orders or expected further delays, and the reasons why (id. at 1).   
 
17.  Paragon shipped and DLA received 19 additional towbars sometime after that 
(see app. supp. R4, tab 11b at 1).  According to Paragon, it had delivered and DLA had 
accepted 26 towbars by December 2023 (compl. at 1).  In other words, DLA accepted 
towbars after the required delivery dates.   
 
18.  The record now fast forwards to March 28, 2024, when the manufacturer 
invoiced Paragon for 40 tow bars.  The next day, the manufacturer informed Paragon it 
needed payment as the “40 units are stuck in Canada until you pay me.”  (App. supp. R4, 
tab 9 at 2) 
 
19.  On March 30, 2024, the manufacturer notified Paragon it needed additional 
funds despite the fact the parts had not yet shipped (app. supp. R4, tab 9 at 1-2).  The 
manufacturer stated 40 parts would be ready soon and the remaining 10 in about four 
weeks (id. at 1). 
 
20.  We find nothing in the record showing that Paragon shared any of these prior 
communications with DLA.  Further, there is nothing in the record showing that the 

5 
 
contracting officer, or any DLA official, knew whether Paragon continued to perform 
after the last delivery it made.  
 
21.  On April 1, 2024, DLA’s contracting officer issued Paragon a show cause 
letter stating it was considering terminating Paragon for default.  The contracting officer 
explained that Paragon was required to deliver 72 towbars by August 7, 2023 (the base 
contract) and 4 additional towbars by September 6, 2023 (option award), yet Paragon had 
only delivered 26 towbars (22 items pursuant to the base contract and 4 pursuant to an 
option award).  DLA paid Paragon for the 26 towbars delivered.  (R4, tab 22a at 80)   
 
22.  The contracting officer further stated that pursuant to 22 U.S.C. § 2593e(c) 
and FAR 9.405-1, DLA could not extend Paragon’s contract.  More important, the 
contracting officer specifically stated that due to the delinquent status of the contract 
“you are hereby notified that you are not to initiate any further shipments of supplies 
under this Contract as of the date of this letter, pending your response and/or a final 
decision by the Government.”  (R4, tab 22a at 80)   
 
23.  DLA stated it was considering terminating the remaining 50 undelivered items 
but would first determine whether the failure to timely perform arose from causes beyond 
Paragon’s control and without its fault or negligence.  Paragon was provided 10 days to 
present any facts bearing on these issues.  (R4, tab 22a at 80)   
 
24.  DLA offered to issue a bilateral modification reducing the quantity to zero 
rather than terminating for default (R4, tab 22a at 80).  DLA attached a draft modification 
which stated that the contract was terminated because Paragon had been debarred and the 
agency head did not issue any written determination of compelling reasons for extending 
the duration of the contract.  The draft modification did not mention that Paragon failed 
to deliver all of the required quantities on time.  (R4, tab 22b at 83)   
 
25.  The contracting officer stated in the show cause letter that DLA had not 
provided any extension to the delivery date.  The contracting officer noted the following 
payment dates: $39,900 on November 9, 2023 for the base contract; $56,000 on 
November 9, 2023 for the option; and $252,700 on January 25, 2024 for the base 
contract.  (R4, tab 22a at 80)  
 
26.  Also on April 1, 2024, Paragon emailed the manufacturer stating that it needed 
a written statement detailing the reasons for the delay in order to respond to a show cause 
letter.  The manufacturer stated that 40 towbars were complete and the final 10 would be 
processed in four weeks, and the delay was due to the government placing other 

6 
 
programs with DX ratings1 ahead of their deliveries and the supply chain materials were 
just now becoming readily available.  (App. supp. R4, tab 10 at 1)   
 
27.  The manufacturer provided a formal response on its letterhead, dated April 4, 
2024 (app. supp. R4, tab 11b).  This response expounded on its initial email, explaining 
first the supply chain issue:  the manufacturer expedited material it could get from 
warehouses which reduced profit but needed to did this because chromoly steel tube was 
delayed in 2023; therefore, what should have been a 10-week turn around became an 
eight-month ordeal of scrambling to get material.  Further, with respect to the DX ratings, 
the manufacturer stated that the government orders for howitzer shells and other higher 
prioritized items pushed their material requests further back in the queue.  The 
manufacturer again stated it would have 40 units for DLA to pick up in by April 17 and 
the remaining 10 units by May 10.  (Id. at 1)   
 
28.  On April 10, 2024, Paragon told its manufacturer it would pay the additional 
money requested (app. supp. R4, tab 13a).  Paragon provided to the Board a copy of a 
receipt from its certified public accountant showing a charge of $50,000 (app. supp. R4, 
tab 13b).  Paragon failed to provide anything showing the money was actually paid to its 
manufacturer, despite the fact it was able to provide an email confirming a prior payment 
made in November 2022 (app. supp. R4, tab 2).  Further, assuming Paragon paid this 
money to the manufacturer, it did so after DLA issued Paragon the show cause letter and 
warned Paragon not to initiate any further shipments (R4, tab 22a at 80). 
 
29.  Paragon responded to the show cause letter on April 9, 2024 acknowledging 
the “gravity of the situation” in only delivering 26 of a total 76 units ordered (R4, tab 23a 
at 85).  Paragon assured DLA it was ready and able to make the remaining deliveries as 
follows: 
 
• The next delivery:  40 units are scheduled to be 
shipped from Nashville, Tennessee, with an 
anticipated ship date of April 20, 2024.  
 
• Final delivery:  10 units will be completed within an 
additional four weeks, with a projected shipment date 
of May 20, 2024.  
 
(Id.) (emphasis added).  Note that Paragon’s proposed delivery scheduled failed to 
provide firm shipment dates. 
 
 
1 FAR 11.603(a) explains that there are two levels of priority for rated orders--DO and 
DX.  DX rated orders take priority over DO rated orders.  FAR 11.603(a).  The 
contract at issue here was DO rated (R4, tab 1 at 1).   

7 
 
30. Paragon also stated the following as its explanation for the delay: 
 
We understand that the delivery schedule for this contract has 
taken longer than originally anticipated.  The primary cause 
of the delay stems from significant disruptions in supply 
chain, particularly with the acquisition of essential raw 
materials required for the manufacturing process.  Despite our 
best efforts to expedite the order and collaborate closely with 
our subcontractors (i.e., the approved source), we encountered 
unforeseen challenges beyond our control.  Despite calling 
out the “DO” contracting rating to second- and third-tier 
suppliers we were not able to force a quicker response. 
 
(R4, tab 23a at 85).  As an offer of goodwill, and “for consideration for extending the 
delivery date,” Paragon offered to provide two additional towbars free of charge in the 
final delivery or provide a discount to the government in the amount of $25,994 (id. 
at 85-86)(emphasis added).  In other words, at this point Paragon was aware the delivery 
date had not been extended.   
 
31. Paragon also disputed the citation to 22 U.S.C. § 2593e(c) because it applied to 
arms control violations.  It also disputed that FAR 9.405-1 precluded the agency from 
continuing the contract here as no extension was required.  (R4, tab 23a at 86) 
 
32. Paragon did not include any attachments, such as the copy of its 
manufacturer’s letter or any of the emails it had sent its manufacturer and the replies (see 
id.).  Nor did it include any documents showing it paid the manufacturer for the next 
shipment (see id.). 
 
33.  DLA informed Paragon that the position set forth in the show cause response 
was without merit (R4, tab 26).  On April 15, 2024, DLA issued a unilateral modification 
decreasing the quantity of items to be delivered to zero.  DLA issued the modification, 
citing FAR 9.405-1, due to Paragon’s active exclusion and debarment from contracting, 
effective February 27, 2023, and in the absence of the agency head issuing a written 
determination to extend the duration of the order (R4, tab 25 at 88-89).  In the 
modification, DLA stated Paragon’s show cause letter “provided no indication that the 
Government had, in any way, encouraged performance on this contract past the” due date 
of August 7, 2023 (R4, tab 25 at 89).  Only six days elapsed between Paragon’s response 
to the show cause and the termination.   
 
34.  On July 8, 2024, Paragon submitted its claim to the contracting officer seeking 
a total of $65,150 (loss of profit of $15,150 and prepayment of $50,000 made prior to 
termination).  Paragon argued the delay in delivery was due to supply chain issues.  (R4, 
tab 31 at 209)  The contracting officer did not issue a final decision.   

8 
 
35. Both parties agree that there was a termination for default and that Paragon 
was paid for prior deliveries (app. br. at 2-3; gov’t br. at 2, 5). 
 
DECISION 
 
Both parties acknowledge that “a default-termination is a drastic sanction which 
should be imposed (or sustained) only for good grounds and on solid evidence.”  Lisbon 
Contractors, Inc. v. United States, 828 F.2d 759, 765 (Fed. Cir. 1987) (quoting J.D. Hedin 
Constr. Co. v. United States, 408 F.2d 424, 431 (Ct. CI. 1969)).  Because a termination for 
default is essentially a government claim, the government bears the burden of proving that 
a termination for default was justified.  DayDanyon Corp., ASBCA No. 57681, 15-1 BCA 
¶ 36,073 at 176,151, aff’d, 600 F. App’x 739 (Fed. Cir. 2015). 
 
The contract’s incorporated default clause (finding 3) states the government may, 
by written notice of default, terminate the contract when the contractor fails to deliver the 
supplies within the time specified in the contract or any extensions of time.  FAR 
52.249-8(a)(1)(i).
2  DLA stated that the termination was due to Paragon’s failure to 
deliver the entire quantity by the contract delivery dates (finding 21).  There is no dispute 
that Paragon failed to comply with the contract’s delivery schedule.  This failure to make 
timely delivery, by law, establishes a prima facie case of default.  Delfasco LLC, ASBCA 
No. 59153, 17-1 BCA ¶ 36,659 at 178,526 (citations omitted); see also FAR 52.249-
8(a)(l)(i).   
 
In response, Paragon argues DLA waived the contract delivery dates by accepting 
late deliveries and failed to set a new date as required by FAR 49.402-3(c) (app. br. at 3; 
app. reply at 2, 4).  Specifically, FAR 49.402-3(c) states that where the contractor 
defaults for failure to deliver supplies by the contract delivery date, and the government 
waives the date, the contracting officer shall send a notice to the contractor setting forth a 
new date for the delivery, still reserving the government’s rights under the default clause.  
Paragon’s waiver argument is an affirmative defense for which it bears the burden of 
proof.  Delfasco LLC, 17-1 BCA ¶ 36,659 at 178,526 (citations omitted).  
 
To prove DLA waived the delivery date here, Paragon must demonstrate the 
following:  (1) DLA failed to terminate within a reasonable time after the default under 
circumstances indicating forbearance; and (2) Paragon relied on the failure to terminate 
and continued performance under the contract with DLA’s knowledge and implied or 
express consent.  DeVito v. United States, 413 F.2d 1147, 1154 (Ct. Cl. 1969).  Here, 
DLA accepted towbars months after the contract delivery date (findings 16 and 17). 
 
 
2 We note that no cure notice is required when the termination for default is for late 
supplies.  

9 
 
Paragon argues this acceptance without objection of the late delivery constituted a 
waiver (app. br. at 3; app. reply at 4).  The Board has stated before that “[a]s a general 
rule, nonaffirmative government action is less likely to constitute government waiver 
than affirmative actions.”  Delfasco LLC, 17-1 BCA ¶ 36,659 at 178,529 (citing 
DayDanyon, 15-1 BCA ¶ 36,073 at 176,153).  In other words, because it is difficult to 
determine whether the government is forbearing a termination for default to assess the 
situation or continue the contract, the Board reviews the government’s actions to see if 
they are nonaffirmative (indicating forbearance) or affirmative (indicating an election and 
waiver of the delivery schedule).  Tectron Corp., ASBCA No. 12901 et al., 73-1 BCA 
¶ 9786 at 45,719.  Accordingly, the Board has explained that waiver of the delivery 
schedule may be evidenced by:  (1) government conduct reasonably believed by the 
delinquent contractor to constitute encouragement to proceed with performance after the 
contract delivery date has passed; and (2) the delinquent contractor relying on this 
conduct to incur costs of performance.  AEY, Inc., ASBCA No. 56470 et al., 18-1 BCA 
¶ 37,076 at 180,471 (quoting Tectron Corp., 73-1 BCA ¶ 9786 at 45,719). 
 
The last delivery appeared to have occurred in December and the government 
issued a show cause in April (findings 17, 21).  Although this is four months, during that 
time there is nothing in the record evidencing affirmative government conduct.  
Specifically, there is nothing showing that DLA encouraged or provided consent for 
Paragon to continue performing or even that DLA had knowledge Paragon was still 
performing.  Specifically, Paragon did not share with DLA any of the communications 
and issues it had with the manufacturer (findings 5, 20).  In fact, according to Paragon’s 
own facts, between March 2023 and March 2024, it “maintained consistent 
communication regarding production status” with its manufacturer; Paragon does not 
state anywhere it informed DLA of these facts (app. br. at 2).  Thus, there is no evidence 
that there was government conduct encouraging Paragon to proceed from the time of the 
last delivery to the show cause letter.   
 
Further, in DLA’s show cause letter it stated that not only was Paragon delinquent, 
but that DLA did not provide any extensions (finding 25).  In other words, DLA stated it 
did not consent to continued performance.  Therefore, DLA had no knowledge and did 
not provide any consent, implied or express, for Paragon to continue performance.   
 
The biggest problem with Paragon’s argument, however, is that it is primarily 
seeking reimbursement for money paid for performance after DLA issued the show cause 
letter (finding 34 stating it is seeking a prepayment of $50,000 made prior to 
termination).  Paragon admits it made this payment “just days after receiving the Show 
Cause Notice” to cure any delay, and at its “own risk, without any assurance of contract 
preservation” (app. br. at 5-6).  In the show cause letter, however, the contracting officer 
specially instructed Paragon “not to initiate any further shipments of supplies under this 
Contract as of the date of this letter, pending your response and/or a final decision by the 
Government” (finding 22).  Paragon argues this statement was not a stop work order 

10 
 
issued under FAR 52.242-15 and thereby Paragon could take steps to cure and mitigate 
(app. reply at 5).  We find this argument wholly unavailing.  This letter did not encourage 
Paragon in any way to incur these expenses and as Paragon itself admits, it made this 
payment at its own risk knowing the contract could be (and ultimately was) terminated 
for default.  In sum, there was no waiver of the contract delivery date. 
 
Next, Paragon argues that the delay was excusable pursuant to FAR 52.249-8 3 
because the delay arose from issues beyond Paragon’s control.  FAR 52.249-8(c) explains 
that the contractor “shall not be liable for any excess costs if the failure to perform the 
contract arises from causes beyond the control and without the fault or negligence of the 
contractor.”  The FAR includes examples, including acts of the government in either its 
sovereign or contractual capacity or quarantine restrictions.  FAR 52.249-8(c); see also 
FAR 52.249-8(d) (relating to default of subcontractor where cause is beyond control of 
contractor and subcontractor). 
 
Paragon argues that the sole government-approved manufacturer encountered 
unavoidable sourcing delays due to COVID-19 related disruptions and priority 
displacement by DX-rated contracts (app. br. at 4-5; app. reply at 1-2, 4).  Further, 
Paragon contends it acted in good faith by maintaining active coordination with the 
manufacturer and shipping the items as soon they became available (app. br. at 5).  
Paragon explained that it was ready to ship additional units and offered consideration to 
DLA to mitigate the delay (id.).  
 
 Paragon’s response to DLA’s show cause letter included a summary explanation 
that there were supply chain issues (finding 30).  Most curious is the fact that, despite 
specifically asking for a statement from its manufacturer on letterhead of the reasons for 
the delay, Paragon failed to include the letter as an attachment, and failed to provide copies 
of any of the relevant emails it had sent its manufacturer and the replies (finding 32).   
 
For our purposes, we note that there seemed to be payment issues between 
Paragon and its manufacturer (findings 18-19), Paragon was able to provide some 
shipments to DLA despite the alleged issues of supply chain and the DX rating, and the 
information relating to the alleged issues with the supply chain and DX rating only came 
to light after DLA issued the show cause letter (findings 26-27).  Further, Paragon knew 
shortly after award that there could be a long lead time and did not notify DLA until after 
receiving a show cause letter (findings 4-5).  The Board has stated before that material 
shortages do not per se relieve a contractor of its contractual obligations.  Eppco Metals 
Corp., ASBCA No. 38305, 90-1 BCA ¶ 22,349 at 112,304 (appellant knew in June of the 
 
3 Paragon also cites to FAR 52.249-14, EXCUSABLE DELAYS as support (app. br. at 4; 
app. reply at 2) but that clause, applicable to cost reimbursement contracts (but not 
the fixed-priced contract we have here), was not included either explicitly or by 
reference into the contract.   

11 
 
long lead time but failed to act promptly and waited until September to notify the 
government): Precision Standard, Inc., ASBCA No. 44357, 96-2 BCA ¶ 8,461 
at 142,155.  At the end of the day, Paragon failed to demonstrate excusable delay; it was 
reasonable for DLA to terminate the contract for default.   
 
 Finally, Paragon argues that all of this, including the issuance of the show cause 
letter itself, evidences the contracting officer acted in bad faith, retaliated against 
Paragon, breached its duty of fairness and that the termination was arbitrary capricious, 
and an abuse of discretion (app. br. at 9-11).  To support these arguments, Paragon 
contends the termination was procedurally defective based on the following:  the Rule 4 
file lacks evidence that DLA contracting, technical and legal personnel reviewed the 
termination for default before issuing it as required by FAR 49.402-3(a); DLA violated 
FAR 49.402-3(b) by issuing a show cause notice without prior approval from the 
contracting office; DLA was required, pursuant to FAR 49.402-3(e)(4), to notify the 
Small Business Administration Area Office of the show cause notice, and failed to do so; 
and DLA failed to consider the available remedies set forth in FAR 49.402-3(f) prior to 
terminating the contract for default (app. br. at 3-4, 6; app. reply at 2-3, 5).   
 
We find these arguments without merit.  The Board has stated before that the 
government’s internal procedures for consultation and monitoring of the contract are for 
its benefit and do not establish a contractual right enforceable by the appellant.  Liltcom 
Div., Litton Syst., ASBCA No. 13413, 78-1 BCA ¶ 13022 at 63,525; see also DCX, Inc. 
v. Perry, 79 F.3d 132, 135 (Fed. Cir. 1996) (“A contracting officer’s failure to consider 
one or more of the [factors in [FAR] 49.402-3(f)] does not require that a default 
termination be converted into a termination for . . . convenience.”); United Partition Sys., 
Inc. v. United States, 90 Fed.Cl. 74, 88 (2009) (“For a default termination to be converted 
to a termination for convenience on the basis of procedural error, the contractor bears the 
burden to show that it was harmed or prejudiced by the government’s error.”); Balimoy 
Mfg. Co. of Venice, Inc., ASBCA Nos. 47140, 48165, 98-2 BCA ¶ 30,017 at 148,511 
(failure to provide show cause letter to SBA did not affect an otherwise proper default 
termination where the contractor was not prejudiced by the omission).   
 
There was no prejudice to Paragon.  Paragon knew from the start of the contract 
that the deliveries could be late and did not tell DLA (findings 4-5).  Paragon knew that 
DLA could terminate its contract if it were late and had the legal right to do so (findings 
10, 14-15).  And in response to the show cause letter, Paragon could still not provide firm 
delivery dates and failed to adequately substantiate its response to the show cause letter 
(findings 29, 32).  As DLA has demonstrated that Paragon was late and all of Paragon’s 

12 
 
other arguments have failed, we cannot find any reason to convert this termination for 
default to one for convenience.4   
 
CONCLUSION 
 
 DLA’s termination for default of Paragon’s contract stands and the appeal is 
denied. 
 
 Dated:  September 19, 2025
 
 
 
 
 
 
 
LAURA EYESTER 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
  
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 64173, Appeal of Paragon 
Defense Solutions, Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  September 18, 2025  
 
 
 
 
 
 
4 We have reviewed and considered Paragon’s other arguments and find them without 
merit (e.g., erroneous citations in the show cause letter) (app. br. at 7-8; app. reply 
at 8).   
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals