ARMED SERVICES BOARD OF CONTRACT APPEALS 
OPINION BY ADMINISTRATIVE JUDGE HERZFELD  
ON THE GOVERNMENT’S MOTION TO DISMISS AND  
APPELLANT’S MOTION FOR SUMMARY JUDGMENT 
 
Respondent, the United States Army Corps of Engineers, moves to dismiss part of 
appellant Fluor Intercontinental, Inc.’s (Fluor) complaint for failure to state a claim upon 
which relief may be granted.  In particular, the agency seeks to dismiss Fluor’s attempt to 
recover subcontractor Blanchard Machinery Company’s (Blanchard) termination costs 
because Blanchard estimated some of its costs using an inapplicable cost principle.  Fluor 
cross-moves for summary judgment, asserting that Fluor’s decision to settle with 
Blanchard was reasonable and, thus, should be awarded all its costs from settling with 
Blanchard.  We find that Fluor has plausibly pleaded a claim for recovery of its 
subcontractor costs, but that there is a genuine dispute of material fact as to whether and 
what amount of its costs were reasonable.  Thus, we deny both motions. 
. 
 
 
 
Appeals of - )  
 )  
Fluor Intercontinental, Inc. ) ASBCA Nos. 62550, 62672 
 )  
Under Contract No. W912BU-11-D-0003 )  
   
APPEARANCES FOR THE APPELLANT: James A. Hughes, Jr., Esq.  
    Hughes Law PLC 
    Arlington, VA 
 
Andrea L. Reagan, Esq. 
Donald M. Yenovkian II, Esq.  
R. Austin Kusnir, Esq. 
  Counsels 
   
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
  Engineer Chief Trial Attorney 
 Kyle A. Guess, Esq. 
John A. Skarbek, Esq. 
John R. Lockard, Esq. 
    Engineer Trial Attorneys 
    U.S. Army Engineer District, Norfolk 
   

2 
 
STATEMENT OF FACTS FOR PURPOSES OF THE MOTIONS 
 
On December 3, 2010, the Corps of Engineers awarded an electrical support 
services multiple-award task order contract to Fluor (Contract) and to a competitor, 
Inglett and Stubbs Intercontinental (Inglett & Stubbs), for a base one-year period and 
four, one-year option periods (R4, tab 3 at 93, tab 2 at 8).  On February 14, 2011, Fluor 
entered a subcontract with Blanchard Machinery Company (Blanchard) using a basic 
ordering agreement (Subcontract) following from a teaming agreement to pursue the 
Contract (first amended compl. ¶¶ 10-12; app. supp. R4, tab 13 at 307-59 (basic ordering 
agreement); app. supp. R4, tab 13 at 297-306 (teaming agreement)). 
 
With a closing date of September 25, 2012, the Corps of Engineers issued a task 
order solicitation and Fluor submitted a proposal to quickly provide leased generators to 
operate and maintain a 30 megawatt power plant at the airfield in Bagram, Afghanistan 
(first amended compl. ¶ 24; R4, tab 10 at 232-33).  On February 4, 2013, the Corps of 
Engineers awarded Fluor task order 10 (Task Order) under the Contract and issued a 
notice to proceed (first amended compl. ¶¶ 4, 29; R4, tab 2 at 42-46).  On February 27, 
2013, Fluor issued a purchase order to Blanchard to lease generators, switches, and 
control panels to meet the Task Order requirements (codifying a “verbal/facsimile” 
agreement on February 18, 2013) (first amended compl. ¶ 17; app. supp. R4, tab 13 
at 406-69).  Because Fluor would need to provide the government power generating 
capacity within 60-120 days of the notice to proceed, Fluor had previously authorized 
Blanchard to purchase, ready, and ship the equipment in September 2012, which 
Blanchard did (first amended compl. ¶¶ 26-27; app. supp. R4, tab 13 at 95 (indicating the 
generator acquisition dates); R4, tab 8 at 181 (acknowledging that Blanchard shipped the 
generators to Dubai)).   
 
On February 27, 2013, the Corps of Engineers issued a stop-work order to Fluor 
(first amended compl. ¶ 5; R4, tab 4 at 109).  On March 18, 2021, Inglett & Stubbs filed a 
protest with the Government Accountability Office (GAO) challenging the award of the 
Task Order to Fluor (R4, tab 11 at 248; first amended compl. at 9 n.3).  On April 12, 
2013, GAO dismissed the protest after the Corps of Engineers took corrective action 
(R4, tab 11 at 282-83).  While taking corrective action, the Corps of Engineers realized 
that it failed to timely exercise the options under the Contract and, thus, could not use the 
Contract as a vehicle to issue task orders to obtain these services (R4, tab 6 at 141).   
 
 On May 24, 2013, the Corps of Engineers terminated Fluor’s Task Order for 
convenience (first amended compl. ¶ 5; R4, tab 6 at 143-46).  As part of the convenience 
termination notice, the Corps of Engineers directed Fluor to cease all activities and 
discussed procedures for submitting a termination settlement proposal (R4, tab 6 
at 143-46).  Additionally, the Corps of Engineers specifically reminded Fluor of the 
contractor’s obligations to its subcontractors:  “You remain liable to your subcontractors 
and suppliers for proposals arising because of the termination of their subcontracts or 

3 
 
orders.  You are requested to settle these settlement proposals as promptly as possible.  
For purposes of reimbursement by the Government, settlements will be governed by the 
provisions of Part 49” (R4, tab 6 at 144). 
 
 The Contract incorporated by reference two Federal Acquisition Regulation (FAR) 
standard termination for convenience provisions:  (1) FAR 52.249-1, TERMINATION 
FOR CONVENIENCE OF THE GOVERNMENT (FIXED-PRICE) (SHORT FORM) 
(APR 1984); and (2) FAR 52.249-2, TERMINATION FOR CONVENIENCE OF THE 
GOVERNMENT (FIXED-PRICE) (MAY 2004) (first amended compl. ¶ 72; R4, tab 2 
at 31).  Additionally, the Contract included two clauses requiring Fluor to flow down 
certain other FAR and Defense Federal Acquisition Regulation Supplement (DFARS) 
clauses to subcontractors providing commercial items:  (1) FAR 52.244-6, 
SUBCONTRACTS FOR COMMERCIAL ITEMS (APR 2010); and (2) DFARS 
252.244-7000, SUBCONTRACTS FOR COMMERCIAL ITEMS AND COMMERCIAL 
COMPONENTS (DOD CONTRACTS) (AUG 2009) (first amended compl. ¶ 59; R4, 
tab 2 at 30-31).  FAR 52.244-6 otherwise discourages flowing down more clauses in 
commercial items subcontracts, but states, “Contractor may flow down to subcontracts 
for commercial items a minimal number of additional clauses necessary to satisfy its 
contractual obligations.”  FAR 52.244-6(c)(2). 
 
Fluor flowed down the two commercial items subcontract clauses to Blanchard in 
the purchase order (first amended compl. ¶ 20; app. supp. R4, tab 13 at 423).
1  However, 
as permitted by these two clauses, Fluor also flowed down the short form Termination for 
Convenience clause to Blanchard as part of the Subcontract, including the entire FAR 
provision:   
 
As prescribed in the FAR 49.502(a)(1), insert the following:  
“The Contracting Off[ic]er, by written notice, may terminate 
this contract, in whole or in part, when it is in the 
Government’s best interest. If this contract is terminated, the 
rights, duties, and obligations of the parties, including 
compensation to the Contractor, shall be in accordance with 
Part 49 of Federal [A]cquisition [Regulation] in effect on the 
date of the award of this contract.”   
 
(First amended compl. ¶ 15 (quoting DFARS 52.249-1); app. supp. R4, tab 13 at 318 
(same))  The Subcontract included several forms with terms and conditions, including an 
                                              
1 The supplemental appellant’s Rule 4 file includes two tabs labeled as “13.”  We have 
labeled the second as “13.2” for ease of reference.  Also, we use the pdf page 
numbers for appellant’s supplemental Rule 4 file because appellant did not add 
page numbers as we generally require.  ASBCA Rule 4(c) (“Any documents 
without internal page numbers shall have page numbers added.”). 

4 
 
additional termination for convenience clause that promised any termination payment 
“shall be promptly and mutually agreed to” by Fluor and Blanchard (first amended 
compl. ¶ 16; app. supp. R4, tab 13 at 330). 
 
Fluor submitted a termination settlement proposal (dated December 19, 2013) to 
the Corps of Engineers seeking $5,179,655 in termination costs (first amended compl. 
¶ 42; R4, tab 13; app. supp. R4, tab 13.2 at 4, tab 15 at 1).  Among other settlement costs, 
the termination settlement proposal included Blanchard’s termination settlement proposal 
of $3,370,768 as “settlements with subcontractors” (first amended compl. ¶ 42; app. 
supp. R4, tab 13.2 at 4, tab 15 at 1; R4, tab 13 at 332).   
 
The Corps of Engineers referred the termination settlement proposal to the 
Defense Contract Audit Agency (DCAA) to audit the proposal; Fluor and Blanchard 
answered questions and provided additional information to DCAA over the next several 
months (first amended compl. ¶ 42; R4, tab 8).  In July 2014, while the DCAA audited 
the proposal (including Blanchard’s costs), Fluor’s complaint alleges that Fluor paid 
Blanchard $3,116,991.20 based on Blanchard’s termination settlement proposal (leaving 
an unpaid balance due of $253,776.80) (first amended compl. ¶ 46).  The Corps of 
Engineers denies, for lack of information, the allegation that Fluor made a settlement 
payment to Blanchard (answer ¶ 46).
2 
 
On December 15, 2015, DCAA issued an audit report of Fluor’s termination 
settlement proposal, attaching DCAA’s earlier November 10, 2015 separate audit report 
of Blanchard’s termination settlement proposal (first amended compl. ¶¶ 54-55; R4, 
tab 8).  The DCAA questioned $3,013,324 of Fluor’s $5,179,655 termination settlement 
proposal, which resulted in DCAA opining that Fluor had demonstrated $2,166,331 in 
allowable costs: 
 
  RESULTS OF 
AUDIT 
Cost Element Settlement Proposal Questioned Difference 
Direct Material $511,506 - $511,506 
Direct Labor 338,093 101,391 236,702 
Other Costs 73,296 - 73,296 
Subcontractors 3,370,768 2,374,480 966,288 
G&A 63,994 - 63,944 
Profit 741,572 537,453 204,119 
Settlement Expenses 80,426 - 80,426 
                                              
2 We refer to the answer to the first amended complaint as the “answer” throughout this 
opinion. 

5 
 
Total $5,179,655 $3,013,324 $2,166,331 
 
(First amended compl. ¶ 70; R4, tab 8 at 163)   
 
The “subcontractors” category in the audit report related to Blanchard’s costs and 
DCAA broke down its audit of those costs as follows: 
 
 
  RESULTS OF AUDIT 
Cost Element Settlement Proposal Questioned Difference 
Material/Equipment $675,513 - $675,513 
Shipping and Storage 367,824 161,692 206,132 
Technician (Labor) 11,182 - 11,182 
Equipment Depreciation 1,634,527 1,634,527 - 
Overhead 316,977 316,977 - 
Cost of Money 112,374 112,374 - 
Profit 231,406 148,909 82,496 
Settlement Expenses 20,965 - 20,965 
Total $3,370,768 $2,374,479 $966,289 
 
(First amended compl. ¶ 67; R4, tab 8 at 165, 178)   
 
Blanchard’s termination settlement proposal included equipment costs (first 
amended compl. ¶ 36; app. supp. R4, tab 13 at 10).  Blanchard calculated its costs for the 
generators and related equipment using five-year straight-line depreciation (first 
amended compl. ¶ 40; app. supp. R4, tab 13 at 12).  Blanchard’s proposal referenced 
FAR 31.205-11 – the cost principle for depreciation – and noted that it used the Internal 
Revenue Service “depreciable lives and calculated on a straight-line basis” (app. supp. 
R4, tab 13 at 12; first amended compl. ¶ 40).  Fluor asserts that Blanchard’s depreciation 
amount excluded any subcontractor or prime contractor mark-ups and that Blanchard 
and Fluor incurred and should have received overhead and profit for the depreciation 
costs disallowed under the profits and overhead categories above (first amended compl. 
¶¶ 68, 71).   
 
During the audit, Blanchard’s then-chief financial officer (CFO) communicated 
with the DCAA auditor, explaining Blanchard’s decision to use depreciation to value the 
costs of the generators and equipment (although we have not found a copy of the 
communication in the Rule 4 files, but the agency’s answer admits to the text of the 
communication incorporated in the complaint) (first amended compl. ¶ 39; answer ¶ 39).  
DCAA questioned why Blanchard did not use the rental rate for the equipment rather 

6 
 
than deriving the cost through depreciation (first amended compl. ¶ 39; answer ¶ 39).  
Blanchard asserted that it used depreciation over other approaches based on its 
“interpretation of the guidelines relating to contracts that are terminated for convenience 
by the government, our agreement and discussions with Fluor and discussions with our 
advisors” (first amended compl. ¶ 39; answer ¶ 39).  But, Blanchard provided DCAA an 
estimate of the rental rate of $6,224,103 (a rate that Blanchard’s current CFO attests to in 
an affidavit attached to appellant’s brief) (first amended compl. ¶ 39; answer ¶ 39; 
app. resp., Dalys Johnson aff. ¶ 8).  Fluor pleads that Blanchard “understated” its costs by 
using the lower depreciation-based settlement proposal of $3,370,768 instead of the 
$6 million rental rate (first amended compl. ¶ 41).  Fluor alleges that Blanchard used 
depreciation as an approach that “best approximated the cost it would incur in disposing 
of the power equipment” (first amended compl. ¶ 40).  Given that Blanchard’s proposal 
used cost estimates, Fluor alleges that it considered the rental rates (and lower 
depreciation cost) as a basis for finding Blanchard’s termination costs reasonable and for 
paying Blanchard’s termination costs in July 2014 (first amended compl. ¶¶ 45-46). 
 
DCAA recommended denial of Blanchard’s equipment depreciation costs based 
on the requirements of the depreciation cost principle – FAR 31.205-11 (first amended 
compl. ¶ 58; R4, tab 8 at 180-81).  DCAA acknowledged, “In reviewing the supporting 
documentation and inquiry with the subcontractor, we determined that the generators 
were shipped from the U.S. to Dubai and held in storage without being turned on for this 
subcontract” (R4, tab 8 at 181; see first amended compl. ¶¶ 37-38).  Nevertheless, DCAA 
quoted FAR 31.205-11(c), which states that “allowable depreciation shall not exceed the 
amount used for financial accounting purposes, and shall be determined in a manner 
consistent with the depreciation policies and procedures followed in the same segment on 
non-government business” (R4, tab 8 at 180-81 (quoting FAR 31.205-11(c)); first 
amended compl. ¶ 58).  DCAA found that Blanchard “including depreciation costs in 
excess of what they had recorded for financial accounting purposes caused this material 
noncompliance” (R4, tab 8 at 181; first amended compl. ¶ 62).  Fluor’s complaint states 
that Blanchard uses a declining balance depreciation method (not straight-line) for 
Federal tax purposes and “did not depreciate the equipment in its accounting records 
other than for tax purposes” (first amended compl. ¶¶ 58, 62; R4, tab 8 at 181).  
 
Ultimately, Fluor reduced its termination proposal from $5,179,655 to $5,106,772 
(first amended compl. ¶ 70 n.5; app. supp. R4, tab 46 at 1).  In 2018, the Corps of 
Engineers paid Fluor $2,166,331 (the amount recommended by DCAA as allowable), 
leaving an unpaid and disputed amount of $2,940,441 (first amended compl. ¶¶ 70 n.5, 
82; app. supp. R4, tab 46 at 2; R4, tab 3 at 95).  On September 18, 2018, Fluor requested 
a contracting officer’s determination regarding the unpaid and disputed amount (first 
amended compl. ¶ 77; answer ¶ 77; notice of appeal at 2 (ASBCA No. 62550)).  The 
Corps of Engineers never responded and Fluor appealed the deemed denial to the Board 
on May 22, 2020 (ASBCA No. 62550) (first amended compl. ¶ 6).  On July 30, 2020, the 
Corps of Engineers’ contracting officer adopted the reasoning of DCAA’s audit report 

7 
 
and issued a final decision denying Fluor’s $2,940,441 claim (first amended compl. ¶ 7; 
R4, tab 3).  On September 9, 2020, Fluor appealed the contracting officer’s final decision 
(ASBCA No. 62672). 
 
In its complaint, Fluor noted that its original termination settlement proposal had 
included certain estimated costs because, for example, Blanchard had not disposed of the 
generators and other equipment (first amended compl. ¶ 50).  In its complaint and in the 
Johnson Affidavit attached to its opening brief, Fluor now provides new claim amounts 
based on Blanchard’s actual costs (which it did not have at the time of its termination 
settlement proposal) as evidence that its settlement with Blanchard was reasonable (first 
amended compl. ¶¶ 61-66; Johnson aff. ¶¶ 5-7.7).  Comparing these January 2021 actual 
costs with the prior settlement proposal and the Corps of Engineers’ payment of those 
costs renders the following table: 
 
   RESULTS OF AUDIT 
Cost Element Jan. 2021  
Actual Costs 
Settlement  
Proposal 
Questioned Allowed  
& Paid 
Material/Equipment $1,766,347 $675,513 - $675,513 
Shipping and Storage 312,366 367,824 161,692 206,132 
Technician (Labor) 11,182 11,182 - 11,182 
Equipment Depreciation 0 1,634,527 1,634,527 - 
Overhead 316,977 316,977 316,977 - 
Cost of Money 883,464 112,374 112,374 - 
Profit 231,406 231,406 148,909 82,496 
Settlement Expenses 20,965 20,965 - 20,965 
Total $3,542,706 $3,370,768 $2,374,479 $966,289 
 
(First amended compl. ¶¶ 61-67, 76; Johnson aff. ¶¶ 5-7.7; R4, tab 8 at 165, 178)  
Although Fluor’s complaint and the Johnson affidavit both include the new $1,766,347 in 
actual material/equipment costs, only the complaint indicates that these “costs were 
slightly offset by a net gain of $586,000 resulting from the eventual sale of the 
generators;” the Johnson affidavit’s calculation does not discuss this potential mitigating 
amount (first amended compl. ¶ 61).  The Corps of Engineers’ answer denies Fluor’s 
allegations regarding the increased costs to the material/equipment and cost of money 
(answer ¶¶ 50, 61-66, 82).   
 
When the Corps of Engineers filed its answer to the amended complaint, it also 
moved to partially dismiss the appeals.  Fluor cross-moved for summary judgment. 
 
 
 

8 
 
DECISION 
 
 Fluor Has Plausibly Pleaded a Claim for its Subcontractor Settlement Costs 
 
The Corps of Engineers moves to partially dismiss Fluor’s complaint for failure to 
state a claim for recovery of its subcontractor Blanchard’s costs of supplying generators 
and other equipment.  The Corps of Engineers asserts that FAR Part 31’s cost principles 
apply because the Contract used termination provisions prescribed by FAR Part 49 
(including the requirement to consider the cost principles in assessing termination costs) 
and that they preclude Fluor from obtaining the recovery it seeks.  Despite conceding the 
applicability of FAR Part 49 in its complaint and flowing down a FAR Part 49 
termination clause into the Subcontract, Fluor asserts in its response to the government’s 
motion that it entered a commercial items subcontract with Blanchard resulting in the 
applicability of FAR Part 12 and inapplicability of the cost principles.  As discussed 
below, we disagree.  However, even though FAR Part 12 does not apply, when we apply 
the cost principles under FAR Part 31 and the fairness principle under FAR Part 49, Fluor 
has plausibly pleaded a claim to recover its subcontractor termination settlement costs.  
 
A. Standard of Review 
 
The Board’s rules do not include an equivalent to F
ED. R. CIV. P. 12(b)(6) or 
12(c), but we permit motions to dismiss for failure to state a claim upon which relief may 
be granted.  Kamaludin Slyman CSC, ASBCA No. 62006, 21-1 BCA ¶ 37,849 
at 183,789.  “To survive a motion to dismiss, a complaint must contain sufficient factual 
matter, accepted as true, to ‘state a claim to relief that is plausible on its face.’”  Ashcroft 
v. Iqbal, 556 U.S. 662, 678 (2009) (quoting Bell Atlantic Corp. v. Twombly, 550 U.S. 
544, 570 (2007)).  “A claim has facial plausibility when the [complaint] pleads factual 
content that allows the [Board] to draw the reasonable inference that the [respondent] is 
liable for the misconduct alleged.”  Id.  Plausibility requires more than alleging facts 
“merely consistent with” the requested relief.  Id.; Kamaludin Slyman, 21-1 BCA 
¶ 37,849 at 183,789.  However, we look at the facts and do “not countenance dismissal of 
a complaint for imperfect statement of the legal theory supporting the claim asserted.”  
Johnson v. City of Shelby, 574 U.S. 10, 11 (2014).   
 
The Board “must accept well-pleaded factual allegations as true and must draw all 
reasonable inferences in favor of the claimant.”  Kellogg Brown & Root Servs., Inc. v. 
United States, 728 F.3d 1348, 1365 (Fed. Cir. 2013).  We are not limited to the four-
corners of the complaint, but look also to the contractor’s or government’s claim – the 
wellspring of our jurisdiction – and look at “matters incorporated by reference or integral 
to the claim, items subject to judicial notice, matters of public record, orders, items 
appearing in the record of the case, and exhibits attached to the complaint whose 
authenticity is unquestioned,” as appropriate.  5B C
HARLES A. WRIGHT & ARTHUR R. 
MILLER, FED. PRAC. & PROC. CIV. § 1357 (3d ed.); see also A&D Auto Sales, Inc. v. 

9 
 
United States, 748 F.3d 1142, 1147 (Fed. Cir. 2014); Kamaludin Slyman, 21-1 BCA 
¶ 37,849 at 183,789.3 
 
B. Fluor’s Termination Costs, Including its Subcontractor Blanchard’s Costs, 
Are Subject to the Standards in FAR Part 49, Not FAR Part 12 
 
“A contractor’s entitlement to compensation in a termination for convenience is 
determined by those applicable clauses of the FAR that are incorporated into the contract 
at issue.”  Campus Mgmt. Corp., ASBCA No. 59924, 17-1 BCA ¶ 36,727 at 178,876.  
Here, as noted above, the Contract incorporates two termination clauses deriving from 
FAR Part 49:  (1) FAR 52.249-1, TERMINATION FOR THE CONVENIENCE OF 
THE GOVERNMENT (FIXED-PRICE) (SHORT FORM) (APR 1984); and (2) 
FAR 52.249-2, TERMINATION FOR CONVENIENCE OF THE GOVERNMENT 
(FIXED-PRICE) (MAY 2004) (first amended compl. ¶ 72; R4, tab 2 at 31).  As 
pertinent here, the long-form termination for convenience clause (52.249-2) states:  “The 
cost principles and procedures of part 31 of the Federal Acquisition Regulation, in effect 
on the date of this contract, shall govern all costs claimed, agreed to, or determined 
under this clause.”  FAR 52.249-2(i); FAR 49.113 (“The cost principles and procedures 
in the applicable subpart of part 31 shall, subject to the general principles in 49.201, 
(a) be used in asserting, negotiating, or determining costs relevant to termination 
settlements under contracts with other than educational institutions, . . .”).  Unlike the 
FAR clauses in the Contract, the commercial items clause excludes the use of the cost 
principles in assessing terminations:  “The Contractor shall not be required to comply 
with the cost accounting standards or contract cost principles for this purpose.”  
FAR 52.212-4(l).  Typically, “the commercial items clause’s recovery is price based, 
while the standard clause’s recovery is cost based.”  ESCGov, Inc., ASBCA No. 58852, 
17-1 BCA ¶ 36,772 at 179,186. 
 
Fluor seeks to avoid application of FAR Part 31, asserting that its Subcontract 
purchased commercial items from Blanchard and, therefore, the commercial items 
termination clause governs Fluor’s recovery of its termination costs here (app. resp. 
at 13-15).  However, the Contract does not include the commercial items terms and 
conditions clause (FAR 52.212-4) with the commercial items termination provision.  Nor 
                                              
3 Although the government submitted an answer here and was certainly not precluded 
from doing so, we do wish to underscore that it had the option of requesting a 
delay in filing that pleading until after we had resolved the pending motion.  
Under the Federal Rules of Civil Procedure (which do not bind us, but are 
helpful), typically “the filing of a motion that only addresses part of a complaint 
suspends the time to respond to the entire complaint, not just to the claims that are 
the subject of the motion.”  Fed. Contracting, Inc. v. United States, 128 Fed. Cl. 
788, 797 (2016) (quoting 5B Charles A. Wright & Arthur R. Miller, Fed. Prac. & 
Proc. Civ. § 1346 (3d ed.)); FED. R. CIV. P. 12(a)(4)(A); RCFC 12(a)(4)(A).  

10 
 
did Fluor include the commercial items termination provision in its Subcontract with 
Blanchard.  Instead, Fluor included the short form of the FAR Part 49 fixed-price 
termination provision, which states terminations for convenience “shall be in accordance 
with Part 49 of Federal [A]cquisition [Regulation] in effect on the date of the award or 
this contract.”  (First amended compl. ¶ 15 (quoting DFARS 52.249-1); app. supp. R4, 
tab 13 at 318 (same))  Indeed, in contrast to its briefs, Fluor’s complaint explicitly 
acknowledges, “FAR Part 49 applies to the termination of Task Order 10 of the Contract” 
(first amended compl. ¶ 22).
4   
 
 Fluor counters that the Contract required Fluor to flow down, as it did, two 
Commercial Items provisions to any commercial items subcontract:  (1) FAR 52.244-6, 
SUBCONTRACTS FOR COMMERCIAL ITEMS (APR 2010); and (2) DFARS 
252.244-7000, SUBCONTRACTS FOR COMMERCIAL ITEMS AND COMMERCIAL 
COMPONENTS (DOD) CONTRACTS (AUG 2009) (first amended compl. ¶¶ 20, 59; 
R4, tab 2 at 30-31; app. supp. R4, tab 13 at 423; app. resp. at 15 n.1).  And Fluor notes 
that the Corps of Engineers’ answer admitted that these clauses were in the Contract and 
Blanchard provided commercial services (answer ¶ 59; app. resp. at 13).  However, 
neither clause includes a termination provision nor requires a prime contractor to flow 
down FAR 52.212-4 (which includes the commercial items termination provision).  To 
the contrary, that FAR clause specifically permits a prime contractor to “flow down to 
subcontracts for commercial items a minimal number of additional clauses necessary to 
satisfy its contractual obligations.”  FAR 52.244-6(c)(2).  And, as noted above, regardless 
of Fluor’s current characterization of the Subcontract, Fluor flowed down the standard 
short form termination provision to Blanchard (FAR 52.249-1) instead of the commercial 
items termination provision.   
 
                                              
4 Fluor’s concession in its complaint that FAR Part 49 applies and Fluor’s choice of using 
the FAR Part 49 termination provision in the Subcontract instead of FAR Part 12’s 
termination provision distinguishes this appeal from JKB Solutions & Services, 
LLC v. United States, 18 F.4th 704 (Fed. Cir. 2021), where the Federal Circuit did 
not apply the termination provision in the contract.  The footnotes tell the story of 
that appeal.  There, for purposes of summary judgment, the government did not 
contest that the contract provided non-commercial services rather than commercial 
items (which, by definition, included commercial services).  Id. at 710 n.2.  
Because the government conceded the contract did not provide commercial items, 
the Federal Circuit concluded that the commercial items termination provision 
incorporated in the contract did not apply.  Id. at 706-08.  The contractor asserted 
that it could pursue breach damages without any termination provision.  The Court 
of Federal Claims, however, never assessed whether the Christian doctrine 
required incorporation of another termination for convenience clause and the 
Federal Circuit remanded for consideration of that issue.  Id. at 707, 708 n.1 
(discussing G.L. Christian Assocs. v. United States, 312 F.2d 418 (Ct. Cl. 1963)). 

11 
 
Nonetheless, Fluor asserts that our decision in SWR should govern, but that 
decision (as Fluor recognizes) related to a termination of a commercial items prime 
contract that included FAR 52.212-4, not a prime contract or subcontract without it.  
SWR, Inc., ASBCA No. 56708, 15-1 BCA ¶ 35,832 at 175,204 (“The contract also 
contained FAR 52.212-4 . . . .”).  Fluor’s complaint conceded the applicability of 
FAR Part 49 and the Contract and Subcontract both used termination provisions derived 
from FAR Part 49 (not FAR Part 12).  Fluor cannot now avoid FAR Part 49’s application 
of the FAR Part 31 cost principles in assessing its termination settlement costs.  
Ultimately, we must apply the termination provisions in the Contract, which does not 
incorporate the Commercial Items termination provision but instead the standard 
termination provisions and principles of FAR Part 49.  Campus Mgmt. Corp., 17-1 BCA 
¶ 36,727 at 178,876. 
 
C. Notwithstanding the Applicability of FAR Parts 31 and 49 to This Contract, 
Fluor Has Pleaded a Claim for Blanchard’s Termination Costs Relating to 
the Generators and Equipment 
 
A termination for convenience of a task order in a non-commercial items contract 
effectively converts a fixed-price contract into a cost-reimbursement contract, which 
entitles a contractor to recover allowable costs and reasonable profit.  Envtl. Safety 
Consultants, Inc., ASBCA No. 58343, 15-1 BCA ¶ 35,906 at 175,522; Best Foam 
Fabricators, Inc. v. United States, 38 Fed. Cl. 627, 638 (1997).  “The regulations 
provide that the cost principles in Part 31.2 of the Federal Acquisition Regulations 
(‘FAR’) are to ‘be used in asserting, negotiating, or determining costs relevant to 
termination settlements,’ but they are subject to the general fairness principles of section 
49.201(a).”  Nicon, Inc. v. United States, 331 F.3d 878, 885 (Fed. Cir. 2003) (quoting 
FAR  49.113(a)); Best Foam, 38 Fed. Cl. at 638 (“Allowability is determined using the 
cost principles set forth in FAR part 31, subject to the general principle that the 
contractor should be compensated fairly for the work terminated.”).  FAR Part 31’s cost 
principles permit recovery of “allowable” costs that comply “with all of the following 
requirements:  (1) Reasonableness. (2) Allocability. (3) [Cost Accounting Standards or 
generally accepted accounting principles]. (4) Terms of the contract. (5) Any limitations 
set forth in this subpart.”  Geren v. Tecom, Inc., 566 F.3d 1037, 1040 (Fed. Cir. 2009) 
(quoting FAR 31.201-2). 
 
FAR 49.201(a) states, “A settlement should compensate the contractor fairly for 
the work done and the preparations made for the terminated portions of the contract, 
including a reasonable allowance for profit.”  FAR 49.201(a); SWR, Inc., 15-1 BCA 
¶ 35,832 at 175,223.  “The standard for termination settlement proposals recognizes . . . 
that the settlement may need to be based upon estimates.”  Phoenix Data Solutions LLC, 
ASBCA No. 60207, 18-1 BCA ¶ 37,164 at 180,922.  “The use of business judgment, as 
distinguished from strict accounting principles, is the heart of a settlement.”  
FAR 49.201(a); see also Codex Corp. v. United States, 226 Ct. Cl. 693, 698 (1981) 

12 
 
(reconciling “the strict standard of allowable costs . . . and the fairness concept . . . is a 
matter primarily within the discretion of the Board of Contract Appeals”).  “Although the 
burden is on the contractor to show entitlement to a larger settlement amount, . . . the 
overall purpose of a termination for convenience settlement is to fairly compensate the 
contractor and to make the contractor whole for the costs incurred in connection with the 
terminated work.”  Nicon, 331 F.3d at 885. 
 
1. Fluor Has Plausibly Alleged a Claim Based on the Termination Cost 
Principle and Need Not Rely on the Depreciation Cost Principle 
 
Here, the Corps of Engineers’ motion to dismiss relates to the fifth element of 
allowability – limitations in FAR Part 31.  FAR 31.201-2(a)(5).  In particular, the Corps 
of Engineers asserts that Fluor has failed to plausibly plead a claim for recovery of 
Blanchard’s costs for the generators and other equipment because Blanchard’s 
termination settlement proposal estimated those costs using the depreciation cost 
principle – FAR 31.205-11 (gov’t mot. at 7-9).  And, because Blanchard estimated its 
costs based on the depreciation cost principle (FAR 31.201-11), the Corps of Engineers 
asserts that Fluor may only recover its subcontractor termination settlement costs with 
Blanchard under that cost principle or not at all (gov’t mot. at 6-9; gov’t reply at 2-5). 
 
As reflected in Fluor’s complaint, strict adherence to the depreciation cost 
principle would result in no recovery, as DCAA recommended and the contracting officer 
concluded (first amended compl. ¶¶ 7, 58; R4, tab 3; tab 8 at 180-81).  For a 
subcontractor not governed by the Cost Accounting Standards such as Blanchard, 
“allowable depreciation shall not exceed the amount used for financial accounting 
purposes, and shall be determined in a manner consistent with the depreciation policies 
and procedures followed in the same segment on non-Government business.”  
FAR 31.205-11(c).  Fluor acknowledges that Blanchard calculated its generator costs 
using straight-line depreciation, but Blanchard uses the declining balance depreciation 
method for Federal tax purposes, and “did not depreciate the equipment in its accounting 
records other than for tax purposes” (first amended compl. ¶¶ 58, 62; R4, tab 8 at 181).  
Thus, Blanchard’s termination settlement proposal that calculated generator costs using 
depreciation was inconsistent with its normal depreciation policies and procedures.
5 
                                              
5 The Corps of Engineers relies on a General Services Board of Contract Appeals 
(GSBCA) decision, which applied the depreciation cost principle 
(FAR 31.205-11) to bar a contractor’s attempt to recover on property that had 
already been fully depreciated.  Herman B. Taylor Constr. Co. v. Gen. Servs. 
Admin., GSBCA No. 15421, 03-2 BCA ¶ 32,320 at 159,906.  In Taylor 
Construction, the GSBCA dealt with a different issue under the depreciation cost 
principle – that a contractor cannot recover a rental charge for fully depreciated 
equipment without the government’s agreement.  Id. (citing FAR 31.205-11(1) 
and Union Boiler Works, Inc. v. Caldera, 156 F.3d 1374, 1376 (Fed. Cir. 1998)).  

13 
 
Fluor counters, however, that it is not relying on the depreciation cost principle 
(which Blanchard merely used to estimate its costs) but the termination cost principle – 
FAR 31.205-42 – and the Contract’s Termination for Convenience contract clause 
(FAR 52.249-2) that permits recovery of costs from subcontractor settlements (app. resp. 
at 15-16; app. reply at 3-6).  The termination cost principle states, “Subcontractor claims, 
including the allocable portion of the claims common to the contract and to other work of 
the contractor, are generally allowable.”  FAR 31.205-42(h).  The Contract’s long-form 
termination for convenience clause permits Fluor to recover “[t]he cost of settling and 
paying termination settlement proposals under terminated subcontracts that are properly 
chargeable to the terminated portion of the contract . . . .”  FAR 52.249-2(g)(2)(ii).  “A 
prime seeking to recover the costs of settling with a sub under the ‘settled and paid’ 
clause . . . need not strictly prove the allowability, reasonableness, and allocability of all 
of the sub’s costs.”  Morrison Knudsen Corp. v. Fireman’s Fund Ins. Co., 175 F.3d 1221, 
1252 (10th Cir. 1999).  The FAR also states that the termination contracting officer must 
evaluate whether the settlement “was arrived at in good faith, is reasonable in amount, 
and is allocable to the terminated portion of the contract . . . .”  FAR 49.108-3(c).  Thus, 
allowability of a contractor’s costs in settling a subcontractor’s claim depends on “the 
reasonableness and prudence of the settlement, including the competence and good faith 
with which the negotiations were conducted[,] and the adequacy of the information upon 
which the settlement was based.”  Gen. Dynamics Land Sys., Inc., ASBCA No. 52283, 
02-1 BCA ¶ 31,659 at 156,411. 
 
Fluor alleges (and the Corps of Engineers admits) that Blanchard informed DCAA 
during the audit that Blanchard had estimated its costs using the depreciation principle 
and Blanchard would have used other methods to calculate its costs had it believed it 
could (first amended compl. ¶ 39; answer ¶ 39).  Blanchard informed DCAA those other 
methods (such as charging the rental rate or using declining-balance depreciation) would 
have resulted in higher cost estimates (first amended compl. ¶ 39; answer ¶ 39).  Fluor 
alleges that Blanchard used its estimate mainly because it more closely approximated 
what it expected to cost to dispose of the generators and other equipment (first amended 
compl. ¶ 40).  Even DCAA acknowledged that Blanchard had purchased and timely 
shipped the equipment to the Middle East, where it sat ready for performance prior to 
termination (R4, tab 8 at 181; first amended compl. ¶¶ 37-38).  Indeed, Fluor alleges that 
Blanchard’s actual costs of disposing of the equipment closely approximated its 
estimated costs provided to DCAA (first amended compl. ¶¶ 61-66).  Fluor alleges that it 
acted reasonably in settling with Blanchard because the actual costs incurred by 
Blanchard match the amount Fluor and Blanchard had already provided the Corps of 
                                              
We note first that GSBCA cases are not binding upon us except to the degree that 
we find them to be persuasive authority.  Moreover, here, the equipment was new 
and had not been depreciated, so this particular aspect of the cost principle is not 
relevant to these appeals.  Nor did the costs at issue relate to settlement of a 
subcontractor’s costs, as here. 

14 
 
Engineers and DCAA in the estimated costs in the termination settlement proposal (first 
amended compl. ¶¶ 50, 61-66).   
 
Based on all these allegations, we believe that Fluor has plausibly pleaded a claim 
for recovery of its subcontractor costs even though Fluor seeks to demonstrate the 
reasonableness of recovery based on the actual increased costs incurred rather than the 
estimates provided in Blanchard’s termination settlement proposal.  Johnson, 574 U.S. 
at 11; Phoenix Data, 18-1 BCA ¶ 37,164 at 180,922 (noting that termination settlements 
may be “based on estimates”); Raytheon Co., ASBCA No. 57743 et al., 17-1 BCA 
¶ 36,724 at 178,847 (“An increase (or reduction) on appeal in the amount claimed does 
not constitute a new claim under the CDA as long as the nature of the claim and basic 
operative facts are essentially the same.”), aff'd, 940 F.3d 1310 (Fed. Cir. 2019).  
Termination settlements must balance strict application of the cost principles with 
assuring fairness to the contractor terminated for convenience.  Nicon, 331 F.3d at 885; 
FAR 49.201(c) (“Cost and accounting data may provide guides, but are not rigid 
measures, for ascertaining fair compensation.”).  Fluor plausibly alleges Blanchard 
incurred costs for obtaining, shipping, and storing the equipment, and Fluor should not 
shoulder the costs of the government’s convenience termination decision for following 
the agency’s direction to settle these costs with its subcontractor.  Nicon, 331 F.3d at 885; 
Jacobs Eng’g Grp., Inc. v. United States, 434 F.3d 1378, 1381 (Fed. Cir. 2006) (“A 
contractor is not supposed to suffer as the result of a termination for convenience of the 
Government, nor to underwrite the Government's decision to terminate.”  (Citation 
omitted)); (R4, tab 6 at 144 (termination letter reminding Fluor of obligation to 
“promptly” settle with subcontractors))  Fluor should be permitted to provide evidence to 
prove its well-pleaded allegations.   
 
2. Fluor Has Plausibly Alleged Notice to the Agency Regarding its 
Subcontractor Settlement 
 
The Corps of Engineers asserts that, even if Fluor was permitted to show the 
reasonableness of its settlement with its subcontractor Blanchard, Fluor cannot recover 
because Fluor failed to obtain contracting officer approval under FAR 49.108-3 prior to 
paying its subcontractor to settle its termination proposal (gov’t reply at 5-6 n.6).  
FAR 49.108-3(b)(2) states that a termination contracting officer “shall require that . . . 
[t]he prime contractor submit, for approval or ratification, all termination settlements 
with subcontractors.”  FAR 49.108-3(b)(2); Parson Global Servs., Inc. ex rel. Odell Int’l, 
Inc. v. McHugh, 677 F.3d 1166, 1172 (Fed. Cir. 2012) (recognizing that FAR 49.108-3 
“allows prime contractors to settle with subcontractors and then submit these settlements 
to the TCO for approval”); Lockheed Martin Corp. v. England, 424 F.3d 1199, 1201 
(Fed. Cir. 2005) (noting that a prime contractor’s proposed termination settlement with a 
subcontractor would not “become final until approved or ratified by the Termination 
Contracting Officer”).   
 

15 
 
In December 2013, Fluor provided Blanchard’s 474-page termination settlement 
proposal as part of Fluor’s termination proposal, listing the total amount of Blanchard’s 
settlement proposal of $3,370,768 as “settlements with subcontractors” (first amended 
compl. ¶ 42; app. supp. R4, tab 13.2 at 4, tab 15 at 1, tab 13 (Blanchard termination 
settlement proposal)).  Fluor has adequately alleged that Blanchard’s termination 
settlement proposal provided the Corps of Engineers with sufficient information to meet 
the requirements of FAR 49.108-3.  H.J. Lyness Constr., Inc. v. United States, 121 Fed. 
Cl. 287, 295 (2015) (denying claim based on FAR 49.108-3 where “[t]he documentation 
submitted to GSA at the time of the audit was insufficient to support the award of 
subcontractor settlement costs, and Plaintiff has failed to provide the Court with any 
additional documentation that could supplement the record on the issue”), aff’d, 652 F. 
App’x 972 (Fed. Cir. 2016).  Indeed, as noted above, DCAA’s audit report (which was 
not issued until December 2015 – two years after Fluor submitted its termination 
settlement proposal) verified that Blanchard incurred costs by purchasing, shipping, and 
housing the generators in the Middle East in preparation for this Contract (R4, tab 8 
at 181; first amended compl. ¶¶ 37-38).   
 
Moreover, Fluor has alleged that it entered a settlement agreement with Blanchard 
in July 2014 for the subcontractor’s termination costs eight months after submitting its 
termination settlement proposal to the Corps of Engineers in December 2013 (first 
amended compl. ¶ 46).  Indeed, Fluor alleged that it acted reasonably by not awaiting the 
two-year-long DCAA audit by “promptly” settling as the Corps of Engineers directed 
Fluor when the agency terminated the Task Order in May 2013 (and as Fluor promised 
Blanchard in the Subcontract) (first amended compl. ¶ 16; app. supp. R4, tab 13 at 330; 
R4, tab 6 at 144).  Thus, Fluor has plausibly pleaded that it met its obligation under 
FAR 49.108-3 and has appealed the contracting officer’s decision denying recovery of its 
settlement with Blanchard.  Whether Fluor should recover its subcontractor settlement 
costs remains a question of disputed fact that we look at next. 
 The Current Record Does Not Establish Fluor’s Costs and, Thus, We Deny 
Summary Judgment in its Favor 
 
A. Standard of Review 
 
Board Rule 7(c) permits summary judgment motions and “looks to Rule 56 of the 
Federal Rules of Civil Procedure for guidance.”  ASBCA Rule 7(c)(2).  FED. R. CIV. 
P. 56 requires granting “summary judgment if the movant shows that there is no genuine 
dispute as to any material fact and the movant is entitled to judgment as a matter of law.”  
FED. R. CIV. P. 56(a).  “[A]t the summary judgment stage the judge’s function is not 
himself to weigh the evidence and determine the truth of the matter but to determine 
whether there is a genuine issue for trial.”  Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 
249 (1986).   
 

16 
 
“At the summary judgment stage, facts must be viewed in the light most favorable 
to the nonmoving party only if there is a ‘genuine’ dispute as to those facts.”  Scott v. 
Harris, 550 U.S. 372, 380 (2007).  The nonmovant must “do more than simply show that 
there is some metaphysical doubt as to the material facts” to defeat a summary judgment 
motion.  Id. (quoting Matsushita Elec. Indus. Co. v. Zenith Radio Corp., 475 U.S. 574, 
586-87 (1986)).  Finally, on summary judgment, we apply the “substantive evidentiary 
standard of proof that would apply at the trial on the merits.”  Anderson, 477 U.S. at 252.   
 
B. There is a Genuine Dispute of Material Fact Regarding the Reasonableness 
and Amount of Costs Relating to Fluor’s Settlement with Blanchard 
 
For convenience termination costs, the “claimant bears the burden of proving the 
fact of loss with certainty, as well as the burden of proving the amount of loss with 
sufficient certainty so that the determination of the amount of damages will be more than 
mere speculation.”  Lisbon Contractors, Inc. v. United States, 828 F.2d 759, 767 (Fed. 
Cir. 1987) (quoting Willems Indus., Inc. v. United States, 295 F.2d 822, 831 (Ct. Cl. 
1961)); Envtl. Safety Consultants, 15-1 BCA ¶ 35,906 at 175,522.  Fluor’s summary 
judgment motion and the extant record do not suffice to establish an absence of a genuine 
dispute of material fact as to the reasonableness and amount of Fluor’s costs in settling 
with Blanchard.
6 
 
Fluor asserts in its complaint that it paid Blanchard $3,116, 991.20 to settle, but 
the record includes nothing to support that allegation (first amended compl. ¶ 46).  Fluor 
relies on the Corps of Engineers’ citation of Fluor’s complaint as the basis for finding this 
fact undisputed (app. resp. at 18; gov’t mot. at 4).  The agency clearly treated that fact as 
undisputed only for purposes of its motion to dismiss, where it “must accept well-pleaded 
factual allegations as true” to prevail.  Kellogg Brown & Root, 728 F.3d at 1365.  In fact, 
the Corps of Engineers’ answer denies, for lack of information, the allegation that Fluor 
made a settlement payment to Blanchard (answer ¶ 46).  Fluor must do more than simply 
rely on its pleadings to demonstrate the fact and amount of settlement, particularly where 
the Corps of Engineers’ answer denies it.  While Blanchard’s estimated costs in its 
termination settlement proposal and allegation of subcontractor settlement and payment 
assisted Fluor in surviving dismissal, the current record lacks sufficient evidentiary proof 
to demonstrate an undisputed material fact necessary for summary judgment. 
 
                                              
6 Typically, Fed. R. Civ. P. 56 “requires the nonmoving party to go beyond the pleadings 
and by her own affidavits, or by the ‘depositions, answers to interrogatories, and 
admissions on file,’ designate ‘specific facts showing that there is a genuine issue 
for trial.’”  Celotex Corp. v. Catrett, 477 U.S. 317, 324 (1986) (quoting Fed. R. 
Civ. P. 56(e)).  Because Fluor has failed to show an absence of a genuine dispute 
of material fact, the Corps of Engineers’ has prevailed despite its unsupported 
responses that “upon information and belief” Fluor’s allegations were not true. 

17 
 
Additionally, the record is unclear whether Fluor acted reasonably in settling with 
Blanchard for the alleged amount.  “Cost reasonableness is a ‘question of fact.’”  Kellogg 
Brown & Root, 728 F.3d at 1360 (quoting Gen. Dynamics Corp. v. United States, 
410 F.2d 404, 409 (Ct. Cl. 1969)).  “The standard of assessing reasonableness is flexible” 
and we “consider many fact-intensive and context-specific factors.”  Id. at 1360 (citing 
FAR 31.201-3).  Fluor has alleged that it acted reasonably in settling with Blanchard 
because Blanchard’s actual costs, including costs of capital, justified the estimates 
provided in the termination settlement proposal provided to DCAA (first amended compl. 
¶¶ 61-66).  For factual support, Fluor relies solely on an affidavit of Blanchard’s current 
chief financial officer to explain the actual costs Blanchard incurred in disposing of the 
generators and other equipment (app. resp., Johnson aff. ¶¶ 5-7.7).  However, the record 
includes no back-up documentation that is necessary to justify the reasonableness of these 
actual incurred costs.  “A reference in a claim is inadequate to constitute a showing 
sufficient that no reasonable trier of fact could find other than for appellant.”  Orbital 
Sciences Corp., ASBCA No. 50171, 00-1 BCA ¶ 30,860 at 152,344.  Fluor must provide 
more than just its allegations in its claim or complaint and may not simply rely on alleged 
costs “asserted under oath by a company official” but must provide some documentation 
supporting its termination costs.  First Division Design, LLC, ASBCA No. 60049, 18-1 
BCA ¶ 37,201 at 181,102.   
 
Moreover, Fluor’s complaint alleges that Blanchard’s actual incurred “costs were 
slightly offset by a net gain of $586,000 resulting from the eventual sale of the 
generators;” but the affidavit’s calculation does not discuss this potential mitigating 
amount and whether it impacts Blanchard’s actual costs (first amended compl. ¶ 61).  
Even a terminated party has a duty of mitigation.  Ind. Mich. Power Co. v. United States, 
422 F.3d 1369, 1375 (Fed. Cir. 2005) (“Mitigation is appropriate where a reasonable 
person, in light of the known facts and circumstances, would have taken steps to avoid 
damage.”).  If Blanchard actually mitigated these costs, then that potentially impacts the 
reasonableness of any settlement and the agency’s liability to reimburse Fluor.   
 
Ultimately, at this time, Fluor has failed to provide sufficient evidentiary proof to 
demonstrate an absence of a genuine dispute of material fact.  In response to the agency’s 
motion to dismiss Fluor stated, “There is a genuine issue of material fact regarding the 
actual costs incurred by Blanchard resulting from the termination for convenience”  
(app. resp. at 12).  We agree, and think this statement equally applies to Fluor’s motion 
for summary judgment.  Fluor may very well have evidence to show that it acted 
reasonably, but Fluor neither provided undisputed evidence with its summary judgment 
motion nor has it yet included such evidence in any supplements to the Rule 4 file.  Thus, 
we deny Fluor’s motion for summary judgment. 
 

18 
 
CONCLUSION 
 
For the foregoing reasons, we deny the Corps of Engineers’ motion to partially 
dismiss Fluor’s appeal and deny Fluor’s motion for summary judgment. 
 
 Dated:  March 29, 2022
 
 
 
 
 
 
 
 
 
 
 
DANIEL S. HERZFELD 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 62550, 62672, Appeals of 
Fluor Intercontinental, Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  March 29, 2022  
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals