ARMED SERVICES BOARD OF CONTRACT APPEALS 
Appeal of --
Alderman Building Company, Inc. 
Under Contract No. N40085-09-D-5321 
APPEARANCE FOR THE APPELLANT: 
) 
) 
) 
) 
) 
APPEARANCES FOR THE GOVERNMENT: 
ASBCA No. 58082 
Marilyn H. David, Esq. 
Biloxi, MS 
Ronald J. Borro, Esq. 
Navy Chief Trial Attorney 
Genifer M. Tarkowski, Esq. 
Trial Attorney 
OPINION BY ADMINISTRATIVE JUDGE YOUNGER ON APPELLANT'S 
MOTION FOR PARTIAL SUMMARY JUDGMENT REGARDING 
(1) UNABSORBED OVERHEAD UNDER ALTERNATIVE TO EICHLEA Y 
FORMULA AND (2) STANDBY LABOR COSTS AND RESPONDENT'S 
CROSS-MOTION FOR SUMMARY JUDGMENT 
In this sponsored appeal regarding a contract for the renovation and interior 
repair of a building, the contractor, Alderman Building Company, Inc. (Alderman), has 
moved for partial summary judgment regarding pre-performance unabsorbed 
overhead under an alternative method to the Eichleay formula, and regarding standby 
labor costs. In response to the motion, the Navy has opposed and cross-moved for 
summary judgment, generally contending that the facts do not bring the case within a 
recognized exception to the Eichleay formula. We grant Alderman's motion in part 
and deny the Navy's cross-motion. 
STATEMENT OF FACTS FOR PURPOSES OF THE MOTIONS 
1. By date of27 March 2009, the Navy awarded a Task Order for supplies or 
services 
under Contract No. N40085-09-D-5321 to Alderman for renovations of the 
interior, repairs to building systems, and incidental related work, on a building at 
Camp Lejeune, North Carolina (R4, tab 1 at 1, 3 of 6). The Task Order provided that 
"[t]he entire work ... shall be completed by 3/22/2010" (id. at 3 of 6). 
2. The contract contained various standard clauses, including Federal 
Acquisition Regulation (FAR) 52.233-1, DISPUTES (JUL 2002); FAR 52.242-14, 
SUSPENSION OF WORK (APR 1984); and FAR 52.243-4, CHANGES (JUN 2007) (R4, 
tab 5.6 at 11 of31). 

3. By date of 8 April 2009, Alderman entered into a subcontract with Big 
John's Electric Co., Inc. (Big John's), for labor, equipment, materials, and supplies for 
specified portions of the interior repairs to the building (R4, tab 5.12 at 1). The 
subcontract provided that "time is of the essence," and that Big John's was to "begin 
work within seven (7) days after notification" by Alderman (id. at 2). 
4. Contract performance was characterized by repeated government-caused 
delays in starting work. Alderman and Big John's were delayed because new facilities 
for the existing tenants in the building were not available (R4, tab 6 at 1 ). There were 
multiple delays to the project start date, as memorialized in the following exchanges: 
Date Document Start Date Record Citation 
13 January 2009 Solicitation 10 calendar days R4, tab 5.6 at 1 of31 
after contract 
award. 
10 March 2009 Solicitation "Work may not R4, tab 1 at 10 
Amendment begin ... until 01 
No. 0003 June 2009." 
27 May 2009 Email, OICC to "Lets nlan on R4, tab 5.13 
Alderman Project starting" in mid-
Manager July 2009 "time 
oeriod."* 
19 June 2009 Email, OICC to Afraid construction R4, tab 5.14 
Alderman Project may be pushed 
Manager back to August 
2009. 
1July2009 Email, OICC to "Lets set the new R4, tab 5.15 
Alderman Project start date at 
Manager 15 October" 2009. * 
7 July 2009 CO Suspension Suspension "until R4, tab 5.16 
Letter to Alderman further notice." 
9 July 2009 Email, Alderman Project start date R4,tab5.17 
Project Manager to "susnended until 
Subcontractors October" 2009. * 
30 September 2009 Email, Alderman "[N]ew start date R4,tab5.18 
Project Manager to for the project is 
Subcontractors 12/15/09." 
18 November 2009 Email, OICC to "We are still on for R4, tab 5.20 
Alderman Project 15 December at this 
Manager noint."* 
8 December 2009 Email, OICC to "[N]o earlier than R4, tab 5.21 
Alderman Project the 1st of February 
Manager [2010] for 
Starting." 
2 

8 December 2009 Email, Alderman "Project will not be R4, tab 5.22 
Project Manager to starting now until 
Subcontractors February 1st [201 O], 
at the earliest."* 
2 February 2010 Email, OICC to Some tenants not R4, tab 5.28 
Alderman Project moving out "until 
Manager sometime, probably 
after the 9th"; 
others will vacate 
on 8th. 
*Underscoring in original. 
5. In his 7 July 2009 letter to Alderman, the contracting officer had advised 
that, pursuant to the Suspension of Work clause (see statement 2), "you are hereby 
directed to suspend all work under the referenced contract," with an exception not 
relevant here, "until further notice." The contracting officer's cited reason was 
"Government delays in vacating the premises." (R4, tab 5.16 at 2) 
6. Alderman eventually began contract performance on 19 February 2010 
(Expert Report of Roger K. Seals (Seals rpt.) at 2). Big John's ultimately began 
performance of its subcontract on the same date (R4, tab 5.38 at 2, tab 5.50 at 2) and 
completed work on 28 October 2010 (Seals rpt., tab 40, 1st Affidavit of Michael 
Dougherty (Dougherty aff.) ifif 4, 5). 
7. By letter to the contracting officer dated 18 August 2011, Alderman 
submitted a claim for $20,518 on behalf of Big John's for government delay in starting 
work (R4, tab 5). 
8. By date of 19 January 2012, the contracting officer denied the claim in its 
entirety (R4, tab 6). Alderman thereafter brought this timely appeal. 
9. Alderman's lengthy complaint is in 15 counts. Styling the counts as 
Alderman does, we summarize those alleging entitlement to Eichleay recovery and 
standby as follows: 
(a) Count I: Ordered and Constructive Suspensions of Work. In general, 
Alderman alleges that the Navy "delayed the start of Big John's work, by 
delaying the Notice to Proceed and by successively revising the date the job site 
would be available and work could start" ( compl. if 27). Alderman then makes 
particular allegations regarding the delays in the start date, and alleges that the 
delays were unreasonable, that they were due to the Navy's convenience, and 
alleges entitlement to extended and unabsorbed home office overhead costs on 
behalf of Big John's (id. ifif 28-46). 
3 

(c) Count III: Eichleay Claim and Prerequisites. In general, Alderman 
alleges that it meets the requirements for application of the Eichleay formula, 
"[ e ]ven 
with use of an alternate method of computation" (id. if 79). 
Alderman also alleges entitlement to recovery of unabsorbed overhead using a 
methodology other than the Eichleay formula, including the Changes clause (id. if 125) 
and quantum meruit (id. iii! 131-35). 
10. The Navy cites three email exchanges that are said to show that it did not 
require Alderman to resume work immediately and at full speed (Respondent's Cross 
Motion for Summary Judgment and Response in Opposition to Appellant's Motion for 
Partial Summary Judgment Regarding (1) Unabsorbed Overhead Under Alternative to 
Eichleay Formula and (2) Standby Labor Costs (gov't opp'n) at 9-10, 13). We find 
that none are conclusive. The first cited exchange is dated 1 February 2010 between 
Alderman, Big John's, and the Navy. It was, by its terms, technical in nature, initiated 
by the subcontractor's expression of "a few concerns with a partial tum over of the 
building" regarding 
"several circuits." (R4, tab 4.5) The second cited exchange is 
between the OICC and Alderman on 28 January and 2 February 2010 regarding "New 
Developments." It relates to arrangements to have "temp. power going before the start 
date," to avoid consuming time on such arrangements when work ultimately 
began. (R4, tab 4.6) The third cited exchange is between the OICC and Alderman on 
1-2 February 2010 regarding the cost of doing inside work while the building was 
partially occupied, as well as tracking "contractual impacts ... due to the government 
delays [for] a revised cost proposal" (R4, tab 5.27). 
11. Alderman has tendered an expert report from Roger K. Seals, Ph.D, P.E., 
a retired professor of Civil and Environmental Engineering at Louisiana State 
University, in support of its motion. He set forth an alternative methodology to the 
Eichleay formula (Seals rpt. at 14-18). 
12. Alderman has also tendered the affidavit of Mr. Dougherty, Big John's 
project manager, in support of its motion. Mr. Dougherty attests that "the project was 
delayed 8 times from the original date of June 1, 2009 to February 19, 2010" 
(Dougherty aff. if 6). With respect to the OICC's 27 May 2009 email regarding the 
first post-award delay (see statement 4), he attested that the email resulted from 
Alderman's request for clarification of the start date, but that the Navy "failed to give a 
definite date for ending the delay" (Dougherty aff. if 11). Mr. Dougherty also stated 
that "Big John's kept 2 workers on standby as floated or nonproductive labor during 
the period from 3 June 2009 to 17 February 2010." These workers "would be a full 
crew and would be able to commence work .. .immediately." (Id. iii! 31, 33) 
4 

DECISION 
A. Motion for Summary Judgment 
In its present motion, Alderman "seeks partial summary judgment that the Navy 
delayed and suspended Big John's work from 1June2009 to 19 February 2010, for a 
total of 263 days of delay" (Alderman's Motion for Partial Summary Judgment 
Regarding ( 1) Unabsorbed Overhead Under Alternative to Eichleay Formula and 
(2) Standby Labor Costs and Supporting Memorandum (mot.) at 5). Alderman 
contends that the Navy's eight delays of Big John's start dates is uncontroverted, and 
that such pre-performance delays are unreasonable and hence compensable under the 
Suspension of Work clause in the prime contract (id. at 5-10). Alderman maintains that 
alternative methods to the Eichleay formula may be used in "all government-caused 
suspensions where contractor performance on-site has not yet begun," and that its 
expert's proffered method, which is based upon direct labor costs incurred and 
attributable to keeping forces on standby during the delay period, is an appropriate 
alternative (id. at 12-28). See Eichleay Corp., ASBCA No. 5183, 60-2 BCA ~ 2688 
at 13,568, ajf'd on reh 'g, 61-1 BCA ~ 2894 (detailing formula). 
B. Cross-Motion for Summary Judgment 
In opposing Alderman's motion, and cross-moving for summary judgment in its 
own right, the Navy asserts that Alderman is not entitled to recover unabsorbed 
overhead. The Navy maintains that the Eichleay formula is the exclusive means for 
calculating unabsorbed overhead, except in the "narrowly tailored instance" of the 
government's issuance of a termination for convenience before contract award (gov't 
opp'n at 1). The Navy accordingly urges that Alderman "is not entitled to unabsorbed 
overhead because the delay period occurred prior to contract performance and the 
Respondent 
did not issue a contract termination for convenience" (id. at 5). The Navy 
also argues that, even if Alderman fell within the "narrowly tailored instance" for 
entitlement to unabsorbed overhead, it would still not satisfy the three 
prerequisites set 
forth in Nicon, Inc. v. United States, 331 F.3d 878, 883 (Fed. Cir. 2003), of: a 
government-caused delay of uncertain duration; an extension of time for performance 
or additional costs because of a planned earlier completion; and being on standby and 
unable to take on other work during the delay (gov't opp'n at 4-11). Finally, the Navy 
insists that Alderman is not entitled to recover under the Suspension of Work clause, 
chiefly because it cannot prove that "the alleged delay caused by Respondent was 
unreasonable, [that] all or part of the contract was delayed and that [Alderman's] costs 
of contract performance increased" (id. at 13). 
C. Disposition 
This is the second set of cross-motions for summary judgment in this appeal. 
We have previously ruled on the first. Alderman Building Co., ASBCA No. 58082, 
5 

13 BCA if 35,381. Of relevance to the present set of cross-motions, we denied the 
Navy's motion to dismiss with respect to Count I of the complaint, in which Alderman 
alleged ordered and constructive suspensions of work, as well as Count III, in which 
Alderman alleged that it met the requirements for Eichleay recovery, and Count VII, in 
which Alderman alleged a breach of warranty regarding the start date and site 
availability. Id. at 173,615-16, 173,619-20. 
On summary judgment, "[ o ]ur task is not to resolve factual disputes, but to 
ascertain whether material disputes of fact-triable issues-are present." Conner Bros. 
Construction Co., ASBCA No. 54109, 04-2 BCA if 32,784 at 162,143, aff'd, Conner 
Bros. Construction Co. v. Geren, 550 F.3d 1368 (Fed. Cir. 2008). As with the 
previous cross-motions, we "evaluate each party's motion on its own merits." BMY, A 
Division of Harsco Corp., ASBCA No. 38172, 93-2 BCA if 25,704 at 127,868. With 
cross-motions, "[t]he fact that both parties have moved for summary judgment does 
not mean that [we] must grant [summary] judgment as a matter of law for one side or 
the other; summary judgment in favor of either party is not proper if disputes remain 
as to material facts." Mingus Constructors, Inc. v. United States, 812 F.2d 1387, 1391 
(Fed. Cir. 1987). We resolve any doubt over factual issues, and draw all reasonable 
inferences, in favor of whichever party is opposing the motion under consideration. 
Id. at 1390-91. 
After careful consideration of the parties' respective motions, we deny 
appellant's motion for partial summary judgment and deny respondent's cross-motion 
for summary judgment. We reach this disposition for the reasons set forth below. 
First, we reject the proposition that Alderman is precluded from recovering 
unabsorbed overhead under the Eichleay formula. The Navy explains its lead 
argument by telling us that Nicon precludes any recovery of unabsorbed overhead 
"because the delay period [here] occurred prior to contract performance and the 
Respondent did not issue a contract termination for convenience" (gov't opp'n at 5). 
We cannot accept this proposition. It is true that, in Nicon, the court of appeals 
held that unabsorbed overhead could not be recovered under the Eichleay formula for 
a pre-performance delay. Nicon, 331 F.3d at 884-85. But the court in Nicon addressed 
"a unique factual situation" in which a contractor sought unabsorbed overhead for the 
delay period between contract award and a termination for convenience, where the 
contractor "was never permitted to perform any aspect of the contract." Id. at 883. 
The court acknowledged that "the Eichleay formula .. .is the exclusive formula for the 
calculation of damages for unabsorbed overhead due to a period of government-caused 
delay in situations which contract performance has begun." Id. at 888. But the court 
stressed that its holding did not extend to cases in which "performance of the contract 
does eventually occur or resume after the government-caused delay." Id. at 883. In 
such cases, by contrast to the situation in Nicon, there are "actual 'contract billings' 
[and] 'days of performance' to use in the formula." Id. 
6 

Inasmuch as Alderman did eventually perform its contract, and Big John's 
eventually performed its subcontract (statement 6), we decline Alderman's invitation 
to look to the Suspension of Work clause (see statements 2, 9), or to some other source 
beyond the Eichleay formula (see statement 11), as the measure of recovery. Instead, 
we must look to the Eichleay formula as "the exclusive formula for calculation of 
damages for unabsorbed overhead due to government-caused delay in situations in 
which contract performance has begun," Nicon, 331 F .3d at 888, assuming that 
Alderman also meets the prerequisites to application of the formula. 
Second, we reject the Navy's argument that it is entitled to summary judgment 
because Alderman also cannot establish the prerequisites to Eichleay recovery. At the 
same time, we reject Alderman's argument that it is entitled to partial summary 
judgment regarding those prerequisites. 
It is familiar that "[t]he three elements necessary to recover Eichleay damages 
are: (1) a government-imposed delay occurred; (2) the government required the 
contractor to 'stand by' during the delay; and (3) while 'standing by,' the contractor 
was unable to take on additional [i.e., replacement] work." Satellite Elec. Co. v. 
Dalton, 105 F.3d 1418, 1421 (Fed. Cir. 1997). We address each of these elements 
below. 
1. Uncertain Duration 
The Navy argues that "[t]hroughout the delay period, Respondent provided 
Appellant with future definite start dates," (gov't opp'n at 7), and hence the delays 
were not of uncertain duration. See Interstate Gen. Gov 't Contractors, Inc. v. West, 
12 F.3d 1053, 1056 (Fed. Cir. 1993) (reciting that "there must have been a 
government-caused delay of uncertain duration"). The Navy also tells us, however, 
that "[a]t minimum ... there is a material issue of fact in dispute over whether there was 
an indefinite suspension" (gov't opp'n at 8). For its part, Alderman contends that 
evidence in the record, as well as submissions with the motion, establish that "the 
period of delay was indefinite" (Alderman's (1) Opposition to Navy's Cross-Motion 
for Partial Summary Judgment; (2) Reply to Navy's Opposition to Alderman's Motion 
for Partial Summary Judgment Regarding Eichleay Alternative & Standby Costs; and 
(3) Supporting Memorandum (app. resp.) at 7). 
We reject the Navy's characterization of the record and grant partial summary 
judgment to Alderman to the extent we find there were delays of uncertain duration. 
In his suspension letter the contracting officer simply ordered a suspension "until 
further notice" (statements 4, 5), not until a "future definite start date[]" (gov't opp'n 
at 7). Other delays -those announced by the emails dated 27 May 2009, 19 June 
2009, 9 July 2009, 8 December 2009 and 2 February 2010 (statement 4)- are 
manifestly "ballpark" dates, lacking definiteness by their terms. Others - those 
7 

announced in the emails dated 1 July 2009, 30 September 2009, 18 November 2009 
and 8 December 2009 
emails (id.) - provided dates certain which thereafter were not 
implemented. We accordingly conclude that there is no triable issue that portions of 
the total delay period were of uncertain duration. 
2. Standby 
The Navy argues that Alderman cannot demonstrate that it was on standby. 
The Navy tells us that neither direct nor indirect evidence satisfies the formulation in 
P.J Dick Inc. v. Principi, 324 F.3d 1364, 1371 (Fed. Cir. 2003), requiring proof that 
"during [the] delay [the contractor] was required to be ready to resume work ... at full 
speed as well as immediately" (gov't opp'n at 8-10). The Navy urges that three email 
exchanges between Alderman, Big John's, and the Navy (see statement 10) establish 
that it "never required [Alderman] to keep workers, including the subcontractors, idle 
on-site during any 
delay period" (gov't opp'n at 10). The Navy then asserts that, "[a]t 
minimum, the evidence demonstrates that there is a material issue of fact in dispute 
with regard to ... Appellant's contention that they were on standby" (id.). For its 
part, Alderman cites the Dougherty affidavit (statement 12) and the Seals report 
(statement 11) to tell us that the standby evidence is uncontroverted in its favor (app. 
resp. at 8). 
By pointing to three email exchanges, the Navy fails to demonstrate the absence 
of a triable issue regarding standby. At the same time, the Dougherty affidavit and the 
Seals report that Alderman relies upon show that it had employees on standby during 
the delay period, but leaves open the question of whether they were "required to be 
ready to resume work" by the Navy. P.J. Dick, 324 F.3d at 1371. We accordingly 
conclude that there is a triable issue regarding standby. 
3. Inability to Take On Replacement Work 
The Navy argues that it "can demonstrate [that] Appellant did or could take on 
replacement work" (gov't opp'n at 11). The Navy tells us that it has met its burden on 
the issue 
"through facts submitted by Appellant that clearly demonstrate Appellant 
mitigated its losses during the delay period" (id.). Nonetheless, the Navy also asserts 
that the issue "remains contested between the parties and not ripe for summary 
judgment" (id. at 12). 
For its part, Alderman contends that the Navy "did not revise each of its 
successive start-dates until days before work was to start each time, and then moved 
the revised start-date to only a few short days or weeks later," which interfered with 
replacement work (mot. at 24-25). Alderman also argues that the replacement work 
that Big John's did acquire was insufficient to replace the work lost due to 
government-caused delays (id. at 25-26). 
8 

This issue is inappropriate for summary disposition. There are eight 
suspensions at issue (statement 4). Determination of the merits of Alderman's 
contention that the Navy revised the start-dates for each too soon to permit Alderman 
to take on replacement work calls for evidence regarding each such date on a fully 
developed record. 
CONCLUSION 
Appellant's motion for partial summary judgment is granted to the extent 
indicated. Respondent's cross-motion for summary judgment is denied. 
Dated: 9 December 2014 
I concur 
d:~~ 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
~ 
RICHARD SHACKLEFORD 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 58082, Appeal of 
Alderman Building Company, Inc., rendered in conformance with the Board's Charter. 
Dated: 
9 
JEFFREY D. GARDIN 
Recorder, Armed Services 
Board of Contract Appeals