ARMED SERVICES BOARD OF CONTRACT APPEALS 
Appeal of--
BES Construction, LLC 
Under Contract No. FA4418-13-C-0005 
APPEARANCES FOR THE APPELLANT: 
) 
) 
) 
) 
) 
APPEARANCES FOR THE GOVERNMENT: 
ASBCA No. 60608 
David A. Horton, Esq. 
Fairhope, AL 
Adam M. Milam, Esq. 
Milam & Milam, LLC 
Daphne, AL 
Jeffrey P. Hildebrant, Esq. 
Air Force Deputy Chief Trial Attorney 
Lori R. Shapiro, Esq. 
Phillip E. Reiman, Esq. 
Colby L. Sullins, Esq. 
Trial Attorneys 
OPINION BY ADMINISTRATIVE JUDGE MCILMAIL 
BES Construction, LLC (BES) seeks $608,568.67 in delay costs related to the 
renovation of ball fields at a joint base in South Carolina. Both entitlement and quantum 
are before the Board. 
FINDINGS OF FACT 
The contract was awarded in 2013 (R4, tab 1 at 2). On October 1, 2015, the 
contracting officer received BES's certified claim for $608,568.67 in delay costs (R4, 
tab 2 at 1, 12). In the final decision from which BES appealed here, the contracting 
officer awarded $134,886.29, including based upon a finding that BES experienced 
172 days of compensable delay (R4, tab 3 at 11). During the hearing of the appeal the 
government presented the opinion of an expert in delay and construction costs who 
opined that the government owed BES not $134,886.29, but only $69,483.88, arising 
from 25 days of compensable delay (see tr. 1/72-75, 78, 82; ex. G-1, Weathers' expert 
report, at 6-7). 1 BES did not present any expert opinion; at the hearing of the appeal, the 
1 The hearing transcript refers to Mr. Weathers' report as "Appellant Exhibit A" (see 
tr. 1/75). However, at the hearing, Mr. Weathers' report was introduced into 
' 

only opinion that BES presented was that of its owner ( ex. G-1, Weathers' expert report, 
at 2; tr. 1/14, 69). 
DECISION 
Only BES filed a post-hearing brief. 2 That brief, signed by counsel, is devoid of 
any citation of the record or of legal authority, and offers "argument" so undeveloped, 
unsupported, and conclusory that it is not worthy of the name. We would be justified in 
denying the appeal on that basis alone. See SmithKline Beecham Corp. v. Apotex Corp., 
439 F.3d 1312, 1320 (Fed. Cir. 2006) (citing and quoting United States v. Dunkel, 
927 F.2d 955,956 (7th Cir. 1991) ("A skeletal 'argument', really nothing more than an 
assertion, does not preserve a claim .... ")); cf GSC Constr., Inc., ASBCA Nos. 59046, 
59957, 2019 WL 3345140, slip op. at 20 (July 11, 2019) (summarily denying one of 
several claims because appellant presented "no persuasive evidence in support of that 
very sparse claim"). 
Moreover, BES has the burden here: to prevail on its claims for additional costs 
allegedly incurred because of the late completion of a fixed-price government construction 
contract, the contractor must show that the government's actions affected activities on the 
critical path, and where the delays of the government and the contractor are concurrent, 
the contractor must establish its delay apart from that attributable to the government. See 
Yates-Des build Joint Venture v. Department of State, CBCA No. 3350 et al., 17-1 BCA 
, 36,870 at 179,684-85.3 BES points to no such critical path analysis of its own, even 
though it concedes that "[t]he project encountered delays that are arguably attributable to 
both BES and the government" (app. br. at 1). And although BES relies heavily on the 
contracting officer's decision to justify an award (app. br. at 3), our review is de novo, and 
the contracting officer's award is not a floor, because once an action is brought following 
a contracting officer's decision, the parties start before the Board with a clean slate. See 
Wilner v. United States, 24 F.3d 1397, 1401-02 (Fed. Cir. 1994); PROTEC Gmbh, 
ASBCA Nos. 61161, 61162 19-1 BCA, 37,362, slip op. at 13 (June 3, 2019). 
the record by the government and, therefore, should have been referred to as 
"Government Exhibit l" in the transcript. 
2 On June 5, 2019, the Board ordered that appellant show cause why the appeal should 
not be dismissed for appellant's failure to timely file its initial brief. On June 6, 
2019, appellant filed its initial brief without any explanation for the failure to 
file the brief on time. The government was ordered to file its response to 
appellant's initial brief by August 16, 2019. No filing was received by the 
Board by that date. Accordingly, on August 19, 2019, the Board closed 
briefing. 
3 Although of course not binding, we are not averse to citing an opinion of a sister 
board. E.g., Relyant, LLC, ASBCA No. 59809, 18-1BCA137,085 at 180,534 
(citing P.J Dick, Inc. v. GSA, CBCA No. 461, 07-1 BCA, 33,534). 
2 

Nevertheless, we view the opinion of the government's expert as a concession by the 
government that BES is owed $69,483.88 in delay costs (ex. G-1, Weathers' expert report, 
at 21-29). Under the particular and perhaps unusual circumstances of this appeal, we are 
satisfied that BES is entitled to $69,483.88. Cf King Aerospace, Inc., ASBCA No. 60933, 
2019 WL 2052447, slip op. at 3-4, 8 (Apr. 15, 2019) (having rejected appellant's quantum 
methodology, presiding judge concluded based upon the testimony of government's 
expert that appellant was entitled to $3,640,794; concurring judges "d[id] not quibble" 
with that amount). 
CONCLUSION 
The appeal is sustained in the amount of $69,483.88, plus interest under 41 U.S.C. 
§ 7109, from October 1, 2015, until the date of payment. 
Dated: October 23, 2019 
I concur 
~CKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
3 
----- __-;; '· 
T~CIL~ 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
(~ 
OWEN C. WILSON 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 

I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 60608, Appeal of BES 
Construction, LLC, rendered in conformance with the Board's Charter. 
Dated: 
4 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals