ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
Appeals of -- ) 
 ) 
Harry Pepper and Associates, Inc. ) 
 ) 
   ) 
 
APPEARANCES FOR THE APPELLANT: David W. Mockbee, Esq.  
D. Wesley Mockbee, Esq.   
  Mockbee Hall & Drake, P. A. 
  Jackson, MS 
  
APPEARANCES FOR THE GOVERNMENT: Scott W. Barber, Esq. 
  NASA Chief Trial Attorney 
Jeffrey A. Renshaw, Esq. 
Shannon A. Sharkey, Esq. 
  Trial Attorneys 
  Stennis Space Center, MS 
 
OPINION BY ADMINISTRATIVE JUDGE THRASHER ON THE GOVERNMENT’S 
MOTION FOR SUMMARY JUDGMENT AND APPELLANT’S CROSS-MOTION 
FOR PARTIAL SUMMARY JUDGMENT 
 
 The National Aeronautics and Space Administration (NASA or government) filed 
a motion for summary judgment based on Harry Pepper & Associates’ (HPA’s or 
appellant’s) failure to follow contractual notification procedures for impacts to schedule 
and cost, which it now claims in these five appeals.  NASA’s motion also asserts the 
affirmative defense of accord and satisfaction as to ASBCA No. 62040 based upon 
Modification No. 2 to the contract.  Appellant cross-moved for partial summary judgment 
to dismiss this affirmative defense as it applies to ASBCA Nos. 62039 and 62040.  Due 
to NASA having had actual and constructive notice of some claims, and genuine issues of 
material fact as to the others, we deny the first basis of NASA’s motion.  Due to the 
limited release language in Modification No. 2, we deny NASA’s motion on its second 
basis and grant appellant’s cross-motion as to the application of the affirmative defense 
of accord and satisfaction in 62039 and 62040.   
 
STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTIONS 
 
1.  NASA awarded Contract No. NNS12AA84B (the contract), a multiple award 
construction contract to HPA, on August 3, 2012.  On January 9, 2014, NASA awarded 
HPA Task Order NNS14AA30T (TO) for restoration of the B2 Test Stand at the 
John C. Stennis Space Center, MS, valued at $36,577,459.  This involved relocation of 
the Main Propulsion Test Article (MPTA) Superstructure, reinforcement of Battleship 
ASBCA Nos.   62038, 62039, 62040 
62041, 62042 
Under Contract No.  NNS14AA30T 

2 
Point,1 and other tasks.  (R4, tab 2 at 94-95)  On February 7, 2014, NASA issued HPA a 
Notice to Proceed, which HPA acknowledged the same day.  This document indicated all 
work was to be completed by March 14, 2015.  (R4, tab 3 at 132) 
 
2.  Relevant to the government’s motion, the contract included the following four 
clauses which required HPA to notify the contracting officer (CO) when it encountered 
circumstances contrary to contractual expectations or for which claims might be 
submitted (the relevant portions are italicized here): 
 
(1).  NFS 1852.242-70, TECHNICAL DIRECTION (SEP 1993) (clause G-2), 
which reads in pertinent part: 
 
(a).  . . . ‘Technical direction’ means a directive to the 
Contractor that approves approaches, solutions, designs, or 
refinements; fills in details or otherwise completes the general 
description of work or documentation items; shifts emphasis 
among work areas or tasks; or furnishes similar instructions to 
the Contractor.... 
 
(b)  The [Contracting Officer Technical Representative] 
COTR does not have the authority to, and shall not, issue any 
instruction purporting to be technical direction that -- 
 
(1)  Constitutes an assignment of additional work outside the 
statement of work; 
 
(2)  Constitutes a change as defined in the changes clause; 
 
(3)  Constitutes a basis for any basis for any increase or 
decrease in the total estimated contract cost, the fixed fee (if 
any), or; or the time required for contract performance; 
 
(4)  Changes any of the expressed terms conditions, or 
specifications of the contract; or 
 
(5)  Interferes with the Contractor’s rights to perform the 
terms/conditions of the contract.  
 
(d)  The Contractor shall proceed promptly with the 
performance of technical direction duly issued by the COTR 
                                              
1 The “Battleship” was not an actual battleship, but was a frame used to support a rocket 
booster to be tested on the B2 Test Stand. 

3 
in the manner prescribed by this clause and within the 
COTR’s authority. 
 
If, in the Contractor’s opinion, any instruction or direction by 
the COTR falls within any of the categories defined in 
paragraph (b) above, the Contractor shall not proceed but 
shall notify the Contracting Officer in writing within 
5 working days after receiving it and shall request the 
Contracting Officer to take action as described in this clause.  
[Emphasis added] 
 
(f)  Any action(s) taken by the Contractor in response to any 
direction given by any person other than the Contracting 
Officer or the COTR shall be at the Contractor’s risk. 
 
(R4, tab 1 at 23- 24) 
 
(2).  FAR 52.236-2 – DIFFERING SITE CONDITIONS  (APR 1984): 
 
(a)  The Contractor shall promptly, and before the 
conditions are disturbed, give a written notice to the 
Contracting Officer of -- 
 
(1)  Subsurface or latent physical conditions at the site 
which differ materially from those indicated in the 
contract; or 
 
(2)  Unknown physical conditions at the site, or an unusual 
nature, which differ materially from those ordinarily 
encountered and generally recognized as inhering in work 
of the character provided for in the contract. 
 
. . . . 
 
(c)  No request by the Contractor for an equitable 
adjustment to the contract under  this clause shall be 
allowed, unless the Contractor has given the written notice 
required; provided, that the time prescribed in 
paragraph  (a) of this clause for giving written notice may 
be extended by the Contracting Officer.  [Emphasis added]  
 
(R4, tab 1 at 38) 
 

4 
(3).  FAR 52.243-4, CHANGES (JUN 2007): 
 
(d)  If any change under this clause causes an increase or 
decrease in the Contractor’s cost of, or the time required for, 
the performance of any part of the work under this contract, 
whether or not changed by any such order, the Contracting 
Officer shall make an equitable adjustment and modify the 
contract in writing.  However, except for an adjustment based 
on defective specifications, no adjustment for any change 
under paragraph (b) of this clause shall be made for any costs 
incurred more than 20 days before the Contractor gives 
written notice as required.  In the case of defective 
specifications for which the Government is responsible, the 
equitable adjustment shall include any increased cost 
reasonably incurred by the Contractor in attempting to 
comply with the defective specifications.  [Emphasis added] 
 
(R4, tab 1 at 39) 
 
(4).  FAR 52.242-14, SUSPENSION OF WORK (APR 1984): 
 
(c)  A claim under this clause shall not be allowed- 
 
(1)  For any costs incurred more than 20 days before the 
Contractor shall have notified the Contracting Officer in 
writing of the act or failure to act involved (but this 
requirement shall not apply as to a claim resulting from a 
suspension order); and 
 
(2)  Unless the claim, in an amount stated, is asserted in 
writing as soon as practicable after the termination of the 
suspension, delay, or interruption, but not later than the date 
of final payment under the contract. 
 
(R4, tab 1 at 22) 
 
3.  Specification 200HF-G013, section 050523, paragraph 1.5.1 states: 
 
Contractor shall perform fabrication/erection inspections as 
necessary prior to assembly, during assembly, during 
welding, and after welding to ensure that materials and 
workmanship meet the requirements of the contract 
documents. . . .  Unacceptable welds shall be immediately 

5 
repaired and made ready for Government re-inspection at no 
additional cost to the Government. 
 
(R4, tab 18 at 1803-04)  Drawing G-0001 in Engineering Modification Instructions 
12NCBZ-19 (EMI 19), related to work on the Core Stage Support Superstructure, under 
“Structural Steel” Note 3, states “[t]ypical materials for carbon steel construction are:  
Plates, Angles, Channels and S-Shapes shall be ASTM2 A36,” and “[w]ide flange shapes 
and their tees shall be A992.”  (R4, tab 5 at 189, tab 6 at 257) (emphasis in original)  
HPA subcontracted with Quality Iron Fabricators, Inc. (QI) and with Valor Construction 
Management, LLC (Valor) for designated portions of the required fabrication and 
erection of the Structural Steel and Miscellaneous Metals Work for the Project.  QI and 
Valor, in turn, subcontracted with River City Erectors (RCE) for erection of the Project.  
(App. supp. R4, tabs 6-9) 
 
4.  As part of its bid, HPA provided a Quality Assurance Plan.  This mandated that 
one HPA representative would be solely responsible for a three-phase inspection 
approach:  “preparatory, initial, and follow-up inspection[s].”  At the initial phase, “[i]f 
the quality of the work is found to be nonconforming the work will be removed and 
replaced” and during the follow-up phase, “[n]on-conforming work found during these 
inspections will be removed and replaced.”  (R4, tab 55f at 3425)  HPA provided that 
“[u]nacceptable welds shall be immediately repaired . . . at no additional cost to the 
government” (R4, tab 55f at 3426).  HPA also provided an organizational chart, listing 
Mr. Chuck Stewart as a field production manager with HPA (R4, tab 56p). 
 
ASBCA No. 62038 
 
5.  As part of the reinforcing of Battleship Point Loads for the MPTA move work, 
which was designated by EMI 12NCBZ-20 (EMI 20), the TO required installation of 
28 wide flange steel shapes cut into two “T” shapes, referred to as “WTs” (R4, tab 6 
at 260-61).  Section 01 11 00 of Specification 200HF-G013, paragraph 1.1.3 stated “some 
of [these] will be installed by lowering them through temporary holes in the battleship top 
plate” (R4, tab 18 at 1694). 
 
6.  On March 31, 2014, NASA sent HPA Transmittal 13 discussing several 
changes to the location of bolts in the work and noting that it was “currently preparing 
revised drawings” which it would provide to HPA.  This included sheets S-101 and S-301 
of EMI 20 as well as sheets related to Relocation of the MPTA Superstructure.  
Transmission 13 also contained the following text:  “NOTE: ** ‘Any comment(s) that 
result in a change to the contract cost, scope, or schedule you must notify the 
                                              
2 ASTM International, formerly known as American Society for Testing and Materials, is 
an international standards organization that develops and publishes voluntary 
consensus technical standards for a wide range of materials, products, systems, 
and services. 

6 
Contracting Officer for approval prior to implementation or any costs are 
incurred.’”  (R4, tab 53f at 3191-92) (emphasis and syntax in original) (hereinafter 
“Prior Approval Note Text”)  The Board understands the Prior Approval Note Text to be, 
in essence, a reminder of the contract notice provisions, and not a change to those 
requirements.  On April 18, 2014, HPA sent NASA Request for Information (RFI) 54 
stating “[f]abrication of the new base plates and layout/drilling of bolt holes at the new 
MPTA location are delayed until the revised drawings are received.”  The contracting 
officer’s representative (COR) answered this request four days later, providing the 
drawings and stating there “will be a Structural FCR [Field Change Request] that 
captures these changes along with other RFI guidance.”  This response also included the 
Prior Approval Note Text.  (R4, tab 53h at 3196-97)   
 
7.  FCR 6, dated April 17, 2014, incorporated these changes, stating “[c]onnection 
and Baseplate details are revised and added to the design package” (R4, tab 53i at 3202).  
Much of the included materials in this version of FCR 6, including a drawing with a 
handwritten note which states “RFI 040” are compressed to the point of illegibility.  After 
discussions between the parties, HPA later submitted a revised version of FCR 6 to 
NASA on August 1, 2014, contemplating a contract value increase of $335,324.14 and an 
impact of 10 calendar days of schedule impact.  This FCR also incorporated “remov[ing] 
. . . WT’s previously installed in the original contract location and install[ing] them in the 
new locations (RFI 040)” (R4, tab 53j at 3208).  RFI 40 does not appear to be in the 
Rule 4 file.  However, FCR 6 includes a submission from HPA, stating RFI 040 involved 
“a credit for the original connection material” and that this RFI “did not impact Quality 
Iron’s cost or schedule for EMI’s 18 [for MPTA Relocation] & 20” (R4, tab 53j at 3251; 
see also id. at 3261-73) (explaining the basis for the credit due NASA).  Appellant 
maintained moving these WTs was a “change to ongoing work, [and] we anticipate a 
schedule impact of 10 calendar days to complete this scope of work” (R4, tab 53j 
at 3208).  On January 16, 2015, HPA submitted another revised FCR 6 “removing [the 
WT relocation] costs from the attached . . . [p]roposal” as NASA “has taken the position 
that relocation of WTs . . . should be at no cost to the government” and that they planned 
to “pursue reimbursement for the additional costs in an REA [(Request for Equitable 
Adjustment)]” (R4, tab 53k at 3286).  No other versions of FCR 6 appear to be available.  
FCR 6 was incorporated into the contract via Modification (Mod.) No. 9 signed 
February 3, 2015 (R4, tab 53l). 
 
8.  On April 29, 2014, HPA submitted RFI 62 to NASA which read as follows: 
 
The current detail calls for removal of the 2 1/4" Battleship 
Top Plate, installing the split tees, and then re-welding the 
2 1/4" Top Plate.  Removing and reinstalling the top plate will 
generate a considerable amount of heat d[ur]ing pre and post 
heat as well as during the welding process, which could 
introduce a considerable amount of warpage.  In order to 
eliminate the possibility of warpage in the top plate, RCE 

7 
[River City Erectors, appellant’s subcontractor] proposes 
cutting the 27′-5 1/2" long split-tees into three equal pieces 
and installing them as [originally planned] utilizing the access 
hole at the North side.  This would eliminate the need to cut 
holes in the Battleship Top Plate.  The two seams for the 
split-tees will then be welded using a prequalified AWS D1.1 
PJP [partial joint penetration] procedure.  Please confirm this 
is acceptable. 
 
(R4, tab 53b at 3159)  The COR replied on May 1, 2014, stating “The proposed means of 
construction is acceptable” and added the Prior Approval Note Text (id. at 3158).  HPA 
has alleged that the work involved with moving the WTs into the Battleship through the 
north entrance, rather than through the top plate, took place between May 1 and 
August 11, 2014 (app. supp. R4, tab 23c at 691-98).  On July 31, 2014, NASA’s COR 
revised the answer to RFI 62 as follows:  “The process is acceptable, however, welds 
shall be CJP [complete joint penetration] welds with all documentation requirements to 
be met.  The welds shall be tested and upgraded to CJP welds before any new 
superstructure steel is erected,” followed by the Prior Approval Note Text.  (R4, tab 53c)  
Thereafter, on October 8, 2014, HPA sent NASA a letter explicitly stating “NASA’s 
revised response to RFI-062 constitutes a constructive change” (app. supp. R4, tab 20 
at 584). 
 
9.  On August 26, 2014, HPA submitted RFI 62A to NASA “to suggest the 
following solution in lieu of testing and upgrading PJP3 welds to CJP welds.  It is 
suggested that a diamond shaped . . . 1/2" thick plate be welded with a 5/16" fillet weld4 
on each of the PJP welds that do not pass inspection” and included three drawings for 
reference.  NASA’s COR responded on September 4, 2014, accepting the proposal with 
caveats, and included the Prior Approval Note Text.  (R4, tab 53e)  HPA incorporated 
this change in FCR 37, submitted to NASA October 27, 2014, requesting an additional 
$118,439 and 17 days (app. supp. R4, tab 10 at 309). 
 
10.  HPA submitted RFI 140 to NASA, stating “[t]he existing condition of the web 
plate of the battleship is warped and uneven” and recommended some WTs “be cut to fit, 
in no more than three sections.  This process will allow the WT sections to be attached to 
the web plate of the battleship and achieve the acceptable tolerances for [CJP] weld 
required.”  The date this was sent is unknown, as the original is not available, but 
                                              
3 Partial Joint Penetration (PJP) groove weld is a groove weld that does not extend 
completely through the thickness of components joined. 
4 Fillet welding refers to the process of joining two pieces of metal together when they 
are perpendicular or at an angle.  These welds are commonly referred to as tee 
joints, which are two pieces of metal perpendicular to each other, or lap joints, 
which are two pieces of metal that overlap and are welded at the edges. 

8 
appellant’s REA 1 includes NASA’s answer, dated August 6, 2014, accepting this change 
and including the Prior Approval Note Text.  (App. supp. R4, tab 18 at 573) 
 
11.  HPA submitted REA 1 on June 29, 2015, requesting compensation for 
relocation of the WTs and additional welding and trimming of WTs in the Battleship 
(app. supp. R4, tab 18 at 477-79).  HPA submitted REA 4 on January 11, 2016, 
requesting compensation for the changes detailed in FCR 37 (the result of RFI 62’s 
revision and 62A’s clarification), which HPA stated had been denied (app. supp. R4, 
tab 20 at 577-78).  These were both supplemented on July 5, 2017, and a fourth 
compensation request was added for the cost of bringing the WTs into the Battleship via 
the north entrance rather than lowering them through a temporary hole in the top plate 
(app. supp. R4, tab 23c at 634-35). 
 
12.  The CO issued unilateral Mod. No. 44 on August 10, 2018, allowing $415,356 
“[i]n total for REA 1 and 4 combined.”  In Box 13A, the modification reads “THIS 
CHANGE ORDER IS ISSUED PURSUANT TO” and the CO inserted “FAR 52.236-2, 
Differing Site Condition.”  (R4, tab 53m at 3330-31) 
 
13.  HPA later resubmitted REAs 1 and 4 as certified claims on December 19, 
2018, requesting $2,687,848.40 and a 90-day extension, which NASA subsequently 
denied (R4, tabs 48, 53).  Among the bases for denial, the CO stated HPA had not 
notified NASA of any of the bases for its claims of additional work or cost in accordance 
with the contract provisions (R4, tab 53 at 3143, 3146, 3148).  This denial was timely 
appealed and docketed as ASBCA No. 62038. 
 
ASBCA Nos. 62039 and 62040 
 
14.  As part of the reinforcement work for the MPTA’s relocation, Sheet S-505 of 
EMI 18, Note 2 stated “existing plates [underlying 16 designated columns] are to be 
covered by new 2-1/2" thick A36 steel plates cut to fit the columns with . . . edge 
preparations for CJP and PJP welds.”  Note 5 of that sheet states “CJP and PJP welds 
requir[ing] 100% UT [Ultrasonic testing] with a written report for the NASA COR.”  
Note 6 states “[p]arts of existing gusset plates and parts of some welds will need to be 
partially removed as noted in the drawing to allow proper fit up and welding.”  (R4, tab 4 
at 179)  Other locations, marked with the 3 flag icon, required HPA to “bevel around 
existing column flanges and fillet welds as required for base [plate] installation.”  (Id.) 
 
15.  HPA stated in its opposition to the present government motion that work on 
this requirement took place between September and October of 2014 (app. opp’n at 32; 
citing ex. 3, aff. of J. Philips ¶ 8).  HPA’s opposition also incorporates its REA 9 as a 
whole, which similarly states “the vast majority of the work” on installation of the 

9 
doubler baseplates5 occurred “during the period from August 26 through October 26, 
2014” (app. supp. R4, tab 29b at 1405).  NASA has not indicated disagreement with 
either of these timelines.  For purposes of this motion, we find HPA states in its brief that 
the work was performed in September and October 2014 and NASA does not dispute 
this. 
 
16.  HPA submitted RFI 146A, dated August 13, 2014, to NASA indicating that 
Note 2 of Sheet S-505’s  
 
design of the plates does not allow for verification of the CJP 
weld by UT [Ultrasonic Testing] (Due to the geometry and 
thickness of the baseplate there is not enough skip distance[6] 
in order to obtain an accurate UT inspection.)  We suggest 
performing the welds as designed under the supervision of 
NASA’s CWI [certified welding inspector] or designated 
representative and request to waive the UT requirements for 
the aforementioned CJP welds. 
 
(R4, tab 54e)  The COR answered this request on August 26, 2014, stating “[t]his is 
acceptable.  Continuous visual inspection should be conclusive.  Submit FCR [34] for 
change in requirements.”  The answer then included the Prior Approval Note Text.  (R4, 
tab 54f)  
 
17.  On August 14, 2014, HPA submitted RFI 146, indicating to NASA that 
“[e]xisting conditions, in the form of welds on W14 columns for MPTA, prevent the 
2-1/2" thick plates,” which Sheet S-505 required, “from achieving proper CJP welds” in 
accordance with required standards.  “In addition edge preparations for CJP welds in 
some instances may impact 1-9/16" bolt holes in doubler plates. . . .  Please advise how to 
proceed.”  The COR responded five days later with revised sketches, and included the 
Prior Approval Note Text.  (R4, tab 54d)  These sheets detailed preparation of the plates 
for welding, both adding to and clarifying Sheet S-505.  The final page, discussing 
connecting the new plate to the column, states “with the existing column to base plate 
weld staying, a large chamfer[7] is needed on the edge of the new plate.”  Viewed in 
                                              
5 A small piece of plate attached to a larger area of plate that requires strengthening in 
that location.  Usually at the attachment point of a stiffener.  Also, a flat plate 
welded to a plated structure that has suffered damage. 
6 Skip distance (SD):  The “skip distance” is the surface distance from the probe “index 
point” where the sound beam returns to the surface.  This distance must be 
calculated to determine the probe distance to the weld to provide full inspection 
coverage for the component thickness. 
7 A chamfer is a transitional edge between two faces of an object.  Sometimes defined as 
a form of bevel, it is often created at a 45° angle between two adjoining 
right-angled faces. 

10 
cross-section, this chamfer removes part of the bottom side of the new plate closest to the 
column in order to make room for the existing weld as it connects the old plate to the 
column.  The drawing also states “CJP is needed so weld edge prep is needed,” then “a 
vertical plate edge [instead of a chamfer] may be best.  There is a groove here; fill it up 
then add a 5/16" fillet weld.”  (Id. at 3356) 
 
18.  HPA submitted FCR 34 on September 15, 2014, “[p]er NASA response to 
RFI 146A, omit[ting] the requirement for Ultrasonic testing of the CJP welds” for the 
reinforcing plates shown on sheet S-505, and crediting NASA $2,136.77 (R4, tab 47d).  
This change was incorporated into the contract via (bilateral) Mod. No. 2, dated 
October 16, 2014 (R4, tab 47e).  Mod. No. 2 contained language releasing NASA “from 
any & all liability under this contract for further equitable adjustments attributable to the 
above change” (id. at 2490). 
 
19.  On March 6, 2015, HPA “was notified that an ex-employee of RCE had made 
an allegation that . . . at three locations filler material had been placed into the weld” 
while performing this work in late 2014.  The filler material was later found to be a bolt, 
which was covered up as the welder welded.  (R4, tabs 55j, 55m)  This process is known 
as “slugging” the weld, and though it speeds up the welding process, as less volume has 
to be filled, it reduces the strength of the weld, and is thus not up to standard. 
 
20.  Appellant had a meeting with NASA and its subcontractors to discuss this 
event on March 9, 2015.  The following day, HPA sent another of its subcontractors, 
Quality Iron Fabricators, a letter stating “if the allegation is found to be true be advised 
that QIF will be held responsible for all costs associated with investigating and correcting 
all of the deficient work.”  (R4, tab 55j)  Appellant began inspecting all sixteen columns 
by March 18, 2015, to find which welds had been slugged, and though many columns 
tested positive for voids, appellant admits it was only able to find two slugged welds, not 
the three alleged by RCE’s ex-employee.  (App. opp’n at 10) 
 
21.  On March 19, 2015, HPA issued Non-Conformance Report (NCR) 12 to 
Quality Iron, who was listed as the “Contractor/Vendor Responsible Individual” about 
“unapproved welds at column 11 level 11.  There is an ongoing investigation of all the 
MPTA base plates reinforcement installation.  UT inspection of a number of other 
columns 6-7-8-11-12 shows voids in the installed welds.”  The deficiency listed was 
“[f]ailure to follow proper welding procedure on the MPTA base Plates reinforcements.  
Upon UT investigation of the areas in question. HPA’s Welding Inspector has found 
voids a number of locations.”  (R4, tab 55l at 3440 (syntax in original); see also tab 56l, 
(citing the same concerns))  This NCR required a corrective plan from Quality Iron by 
the following day (R4, tab 56l). 
 
22.  During testing, appellant found what it characterized as “defects” in 11 of the 
16 base plates (R4, tab 47v at 2555, 2791-2838, tab 54i, tab 55n; app supp. R4, tab 32 
at 1701).  HPA submitted Quality Iron’s Corrective Action Plan (CAP) to NASA via 

11 
RFI 263, dated March 30, 2015, indicating it would repair the issues it had found at the 
base plate welds via “air arc gouging and then repair the defective welds with new weld 
metal” (R4, tab 47v at 2592, 2595).  This plan also proposed to “[l]ocate defective welds 
through the use of UT inspection and determine which parts of these welds needs[sic] to 
be repaired” (R4, tab 47v at 2565).  NASA returned this plan with comments and 
questions.  When referring to the MPTA Base Plate Repair Procedures, the COR 
commented “[t]he quality of the welds are to be completed as if the welds would be 
inspected with UT.”  (R4, tab 30 at 2118)  In its revised CAP submittal, HPA stated 
“HPA is 100% responsible for ensuring their welders or their subcontractor’s welders 
correctly perform the work” (R4, tab 47v at 2557, 2560).  This “repair work was 
performed between March 12 and at least June 20, 2015” (app. opp’n at 34 (citing ex. 3, 
aff. of J. Phillips ¶ 9)). 
 
23.  HPA blamed the failing UT test results not related to the slugged welds on the 
methods employed in installing the base plates which the parties had discussed in 
RFI 146A, i.e. due to the back bevel creating insufficient skip distance for the test.  On 
April 27, 2015, and May 5, 2015, Quality Iron wrote to HPA to notify it of its belief that 
the work required to correct this issue constituted “a change in scope.”  (App. supp. R4, 
tab 33 at 1742-43)  HPA forwarded this notification on to the CO via letter dated May 8, 
2015 (app. supp. R4, tab 32 at 1701-02).  Appellant later described the work as “torching, 
grinding, significant added welding, re-beveling, and fitting” the plates due to “the 
excessive size of the fillet weld gaps between the existing columns and the new MPTA 
baseplate reinforcement doubler plates” (app. supp. R4, tab 29b at 1379).  Quality Iron 
eventually submitted a Change Order Request, dated July 28, 2015, to HPA for work 
done on 12 of the 16 base plates (app. supp. R4, tab 33 at 1744-45; see also R4, tab 49 
at 3039 (indicating there were actually 16 base plates, not 29 as stated in the change order 
request)).8 
 
24.  HPA submitted REA 9, dated July 5, 2017, for changing  
 
welding procedures on all of the MPTA baseplate 
reinforcement doubler plates . . . to meet the revised welding 
requirements specified by NASA for the first time in response 
to HPA RFI #146A.  This extra work was necessary due to 
the excessive size of the fillet weld gaps between the existing 
columns and the new MPTA baseplate reinforcement doubler 
plates. 
 
(App. supp. R4, tab 29b at 1379)  This REA requested $852,884.98 (id. at 1376). 
 
                                              
8 It is unclear why QI discusses 29 instead of 16 reinforcements, as appellant discusses in 
its briefing, but resolutions of this issue is unnecessary as the extra costs claimed 
in both instances are for 12 of the reinforcements. 

12 
25.  HPA submitted REA 10, also dated July 5, 2017, for the  
 
extensive weld repair work required because of NASA’s 
defective design directive on how to bevel and back bevel the 
plates which created voids that had to be reworked because of 
NASA’s defective design, and because of NASA’s failure to 
detect the two (2) bolts put in the welds by a disgruntled 
employee to slug the welds.  Per NASA’s Quality Control 
responsibility, NASA was obligated to have an inspector 
inspect each weld during the entire welding process of each 
weld. 
 
(App. supp. R4, tab 34c at 1815)  This REA requested $3,234,428.58 (id. at 1816).  
 
26.  Unilateral Mod. No. 44, dated August 10, 2018, compensated HPA $298,000 
for the issues raised by this REA.  As noted above, this Mod. cited the Differing Site 
Conditions clause for its various compensatory changes.  (R4, tab 53m at 30-31) 
 
27.  HPA submitted a certified claim dated December 18, 2018, reiterating the 
basis for REA 9 and requesting $1,127,909.37 and a 29-day time extension (R4, tab 49 
at 3039-40).  Another certified claim, dated December 19, 2018, reiterated the basis for 
REA 10 and requested an additional $4,281,841.69 and a 39-day time extension beyond 
that paid under Mod. No. 44 (R4, tab 50 at 3053-54).  The CO issued two final decisions 
(COFDs), both dated March 27, 2019, denying these claims in their entirety (R4, 
tabs 54-55).  The COFD for the claim incorporating REA 10 states in several places that 
HPA failed to notify NASA of its incurrence of additional costs in accordance with the 
contract (R4, tab 55 at 3387-90).  HPA timely appealed both of these denials, and they 
were docketed by the Board as ASBCA Nos. 62039 and 62040, respectively. 
 
ASBCA No. 62041 
 
28.  HPA submitted to NASA welding procedure specifications, dated April 29, 
2014, which RCE previously proposed as part of its work on EMI 20.  These procedures 
proposed minimum preheat and interpass temperatures for welding various joints based 
on the thickness of the steel, and are listed as follows:  1/8" – 3/4" is 32º; 3/4" – 1 1/2" is 
50º; 1 1/2" – 2 1/2" is 150º; and over 2 1/2" is 225º.  No post weld heat treatment was 
anticipated.  (R4, tab 56g at 3513, 3518-20) 
 
29.  HPA issued a Stop Work Order and NCR 11 dated March 9, 2015, to its 
subcontractor Quality Iron (who had subcontracted this work to RCE) “for improper 
welds and failure to provide proper Quality Control of the welding taking place on the 
Stennis Space Center project. Quality Iron is to provide a written corrective action for 
this NCR by C.O.B. Tuesday 3-19-15” (R4, tab 47r).  RCE submitted a Corrective Action 
Report (CAR) the following day, stating the issue as “Full pen welds failed UT and welds 

13 
cracking.”  RCE “believed the cause of this condition is after welding has stop[ped].  The 
welded area cools down to[o] rapidly due to weather conditions.”  RCE listed the 
following corrective action:  “We will grind /gauge out unacceptable welds and preheat, 
re-weld and control the cool down.”  The final line of the CAR states:  “Extra Cost:  
N/A.”  (R4, tab 47s) 
 
30.  At some point between that CAR and April of the following year, RCE took 
two steel samples of about 3 pounds each, one from the Battleship and the other from the 
MPTA, and sent them for a material evaluation by an outside testing firm (see app. supp. 
R4, tab 37 at 2059).  The testing firm produced a report dated April 5, 2016, which stated 
that the tensile strength9 of the steel for the Battleship sample was “~85ksi” and the 
MPTA sample was “~40ksi”, however it also noted that “neither sample met the size 
requirement for testing per ASTM A956-12 (15lb. Minimum) and therefore are deemed 
non-reliable” (R4, tab 56i at 3552).  The report also identified the steel at issue as 
1018 Carbon Steel through a chemical analysis (R4, tab 56i at 3553).  Another report, 
dated April 18, 2016, stated the firm had reviewed hardness tests performed by Quality 
Iron on location, and noted “[t]he results appear to be consistent with the results” in the 
previous report.  (R4, tab 56i at 3554)  Appellant alleges Quality Iron ascertained these 
results with a Digital Hardness Tester calibrated on February 22, 2016 (app. supp. R4, 
tab 40c at 2085). 
 
31.  HPA submitted RFI 371, dated April 27, 2016, to NASA, stating they had 
“identified an unusually high yield stress of the existing steel structure . . . higher than 
those identified in the manufactured steel identified in the contract documents.”  HPA 
cautioned that if the findings “prove to be accurate that further investigation is warranted 
. . . and could result in weld failure.”  NASA’s COR responded on May 6, 2016, stating 
“[t]he additional information and suggestions will be taken into advisement.”  This 
response also provided the Prior Approval Note Text.  (App. supp. R4, tab 38) 
 
32.  HPA submitted REA 11, dated September 17, 2017, requesting $2,454,368.22 
for what it deemed “the extra contractual blanketed pre- and post-heat treatment for full 
penetration welds for new-to-old . . . [and] new-to-new steel from and after March 9, 
2015 because of the NASA directive issued to all welding trades on ongoing projects on 
the NASA site” (app. supp. R4, tab 40c at 2076).  Neither party has pointed to, nor do we 
see in the Rule 4 file, a NASA directive with this date related to this content. 
 
33.  REA 11 refers simply to drawing G-001, a copy of which is included in the 
REA, but the REA’s reproduction of this sheet is at such low quality as to blur the words 
to the point of illegibility.  The reproduction bears a resemblance to EMI 19’s 
Drawing G-001 provided under tab 5.  (Compare R4, tab 4 at 165, tab 5 at 189, tab 6 
at 257 with app. supp. R4, tab 40c at 2087) 
                                              
9 Tensile strength in steel is measured in kilo pounds per square inch, indicating the stress 
the steel can undergo before breaking. 

14 
 
34.  HPA submitted a certified claim dated December 20, 2018, reiterating the 
basis for REA 11, and requesting $3,258,276.09 and a 69-day extension (R4, tab 51 
at 3072-73).  The CO issued a COFD dated March 27, 2019, denying the claim in its 
entirety (R4, tab 56).  HPA timely appealed this denial, which the Board docketed as 
ASBCA No. 62041. 
 
ASBCA No. 62042 
 
35.  Contract Specification 200HF-GC02 (revised September 13, 2013), 
Section 05 12 00, paragraph 3.3 states “connections not detailed shall be designed in 
accordance with AISC [American Institute of Steel Construction]” Specification for 
Structural Steel Buildings, dated 2010 (R4, tab 10 at 697, 701).  EMI 19, Drawing G-001, 
under “Structural Steel,” states “Structural steel shall conform to the AISC 
‘Specifications for the Design, Fabrication and Erection of Structural Steel for 
Buildings’, 13th edition” and “[w]elded connections shall conform to the latest revised 
code of the American Welding Society, AWS D1.1 or D1.6” (R4, tab 5 at 189).  The 
latter document’s table of contents is provided, along with the first page of Chapter A and 
Appendix 5 (app. supp. R4, tab 4).  Appellant alleges the full document, in Section M.4, 
references the AISC Code of Standard Practice, § 7.13 (app. supp. R4, tab 43b at 2681).  
The AISC Code of Standard Practice was provided in relevant part, and § 7.13 therein 
states “[w]hen plumbing columns, apply a temperature adjustment at a rate of 1/8 in. 
per 100 ft. for each change of 15ºF . . . between the temperature at the time of erection 
and the working temperature” (app. supp. R4, tab 3 at 113). 
 
36.  HPA and Quality Iron submitted RFI 292, dated June 12, 2015, discussing  
 
the current “heavy” connections . . . call[ing] for 13/16" 
diameter holes in both the beam and the angle clips.  In an 
effort to aid fitment and adjustment, the contractor proposes 
replacing the angle clips with L5x5x1/2" w/ 13/16" dia. X 2" 
slotted holes. . . .  This recommendation is proposed at no 
additional cost to NASA. 
 
(App. supp. R4, tab 43b(3) at 2868)  The COR responded by letter dated June 15, 2015, 
stating this “is acceptable” with some caveats, and included the Prior Approval Note Text 
(id. at 2867).  Appellant then submitted RFI 292A, dated September 16, 2015, 
“request[ing] further clarification. . . .  The proposed solution i[s] within AISC 
specifications.  Please advise how to proceed” (id. at 2863).  The COR responded with an 
answer explaining how to tighten bolts and weld joints, and included the Prior Approval 
Note Text (id. at 2864). 
 
37.  Quality Iron sent a letter to HPA dated May 16, 2016, which seems to 
continue a dispute between personnel of the two companies about “movement of the 

15 
stand [which, according to Quality Iron,] has been verified through hard measurements 
and surveys over the past year via multiple entities including HPA personnel.”  This 
document goes on to cite various documents, surveys, measurements, and pictures, 
though it is unclear if any of these have been provided in the Rule 4 file.  One document 
cited in this letter is RFI 275, which only appears in the Rule 4 file as a retyped 
reproduction.  (Gov’t amend. mot. ex. A at 1; app. supp. R4, tab 43b at 2749) 
 
38.  HPA submitted REA 12 on October 18, 2017, alleging “multiple 
relocation[sic] of steel members and extensive additional welding required because of 
unanticipated thermal movement and vibration of the existing steel structure” (app. supp. 
R4, tab 43b at 2680).  This document states that, aside from the contract’s alleged 
incorporation of the AISC Code of Standard Practice, the contract is silent as to thermal 
variants in steel (app. supp. R4, tab 43b at 2682-83).  This REA also includes 
reproductions of many communications between HPA and its subcontractors dated 
between March 23, 2015, and May 6, 2016 (id. at 2748-85).  In introducing these 
documents, it states “that work which should have required only days to complete 
actually took months because of the moving structure as constantly noted on reports, 
RFI’s[sic], emails and other forms of communication.  The below are excerpts from 
many of those complaints” (id. at 2748).  This document also includes retyped 
reproductions of several RFIs, including 275, 76.1, 315, 85, and 113 (id. at 2749-50, 
2757-59, and 2766).  Due to their reproduction, it is not possible to determine who sent 
these, to whom, nor who answered, much less verify their contents. 
 
39.  HPA’s reproduction of RFI 275, allegedly dated May 5, 2015, does discuss 
“thermal expansion & contraction [which] alters the shape of the Corvette” and proposes 
“that the Corvette top plate be trimmed 1" on both the Eastern and Western sides.”  This 
reproduction provides as an unattributed answer “[i]t is acceptable to trim the plates as 
requested to allow the removable platform to fit.”  This reproduction does not indicate 
who answered this RFI or when, and does not indicate whether the Prior Approval Note 
Text was included.  (App. supp. R4, tab 43b at 2749) 
 
40.  In HPA’s reproduction of RFI 76.1, allegedly dated June 11, 2015, RCE 
proposes “an effort to aid fitment and adjustment” which is “proposed at no additional 
cost to NASA.”  This document also requests a response by June 25, 2015, but no 
response is indicated.  (App. supp. R4, tab 43b at 2749-50) 
 
41.  HPA’s reproduction of RFI 315, allegedly dated August 26, 2015, references 
a photo which is not provided, stating it “shows that a gap exists between the two infill 
beam connections. . . .  This is believed to be a result from heat input during welding 
causing the plate to draw.”  The RFI continues, “[t]he only solution is to leave as is or cut 
the lower welds out, tighten the bolts and re-weld while filling any gap with weld, in 
place.  This RFI has been generated to bring the issue to NASA’s attention.”  This RFI 
reproduces an answer without a date, name, or indication of the Prior Approval Note 

16 
Text, advising the requester to “[c]ut the lower welds out, tighten the bolts and re-weld 
while filling any gap with weld, in place.”  (App. supp. R4, tab 43b at 2757) 
 
42.  HPA’s reproduction of what it refers to as “RFI 85,” allegedly dated 
September 2, 2015, seems to be a follow-up of RFI 29210 (app tab 43b(3) at 2863), which 
had raised an issue and proposed a solution “to aid fitment and adjustment” which was 
proposed “at no additional cost to NASA.”  This RFI requests an answer by 
September 16, 2015, though none is included.  The RFI states there is no schedule nor 
cost impact associated with the issue.  (App. supp. R4, tab 43b at 2758-59) 
 
43.  HPA’s reproduction of RFI 113, allegedly dated March 22, 2016, discusses 
“allowable deviation in the Forward Attachment support and AFT Bracing for elevation 
and location proportional to the thermal expansion and/or wind loads.”  This RFI requests 
a response by April 5, 2016, though none is included.  The RFI reproduction anticipates 
there will be a schedule and cost impact.  (App. supp. R4, tab 43b at 2766) 
 
44.  Appellant submitted a certified claim dated December 20, 2018, reiterating 
the basis for and incorporating REA 12, and requesting $4,102,121.47 and a 227-day 
extension (R4, tab 52 at 3115-16).  The CO issued a COFD dated March 27, 2019, 
denying this claim in its entirety (R4, tab 57).  HPA timely appealed this denial, and the 
Board docketed this appeal as ASBCA No. 62042. 
 
DECISION 
 
At the outset, it is important to distinguish to which allegations in HPA’s 
complaint this decision does and does not apply.  The government submits a Motion for 
Summary Judgment alleging two bases, although many of its arguments appear to go to 
the merits of HPA’s claims.  The first is “Appellant’s failure to comply with 
notice/Contracting Officer approval provisions contained in the contract, and” as relates 
to ASBCA No. 62040, the affirmative defense of “Accord and Satisfaction (this claim 
has already been settled), all of which therefore bars Appellant’s claims made in its 
Complaint.”  (Gov’t mot. at 1)  Regarding the first basis, several theories appellant 
advances within its complaint do not contain notification requirements, either in their 
associated FAR clauses or within a contract provision, and/or apply independently of any 
notification requirement.  Thus, these are not implicated by this motion and will not be 
discussed herein, except to be identified as follows. 
 
 
                                              
10 It would be odd, indeed, if RFI 85 followed RFI 292.  We believe, based on HPA’s 
reference to “QI 85” in correspondence about RFI 292a, that it meant to refer to 
QI 85, rather than RFI 85 in this REA.  RFI 292a, in fact, did include an answer 
(app tab 43b(3) at 2863).  In the end, this (and other potential occurrences of 
mislabeling QIs as RFIs in HPA’s REA) is immaterial to the motion before us. 

17 
I.  Appellant’s Theories Which Will Not Be Addressed 
 
All five of these appeals involve, we believe, the theory that the government has 
breached the duty of good faith and fair dealing, which appellant refers to as both a “duty 
not to delay, hinder, or interfere with the work of HPA and its subcontractors” and a 
“duty to cooperate”11 (compl. ¶¶ 17, 23, 30, 35, 40).  Appellant also cites to the 
government’s “failure to disclose its superior knowledge of the existing conditions 
actually encountered” for ASBCA Nos. 62041 and 62042 (compl. ¶¶ 35, 40).  Finally, 
appellant also references the Inspection of Construction Clause for 62040 (compl. ¶ 30). 
As none of these theories have a notice requirement, nor involve the provisions of the 
contract, which mandate appellant to provide NASA notice of the facts at issue, and the 
government’s motion does not implicate these theories, we need not address them here. 
 
As a final note regarding which theories will be addressed, appellant alleges 
NASA’s design specifications were defective as they failed to disclose a differing site 
condition in ASBCA Nos. 6203812, 62039, 62041, and 62042 (compl. ¶¶ 23, 35, 40). 
 
Although [DSC] and defective specifications claims are 
distinct in theory, they collapse into a single claim . . .where 
the alleged defect in the specification is the failure to disclose 
the alleged [DSC].  Where the differing site conditions claim 
and the defective specifications claim are so intertwined as to 
constitute a single claim, that claim will be governed by the 
specific differing site conditions clause and the cases under 
that clause. 
 
Meridian Engineering Company v. United States, 885 F.3d 1352, 1361 (Fed. Cir. 2018) 
(citing Comtrol, Inc., v. United States, 294 F.3d 1357, 1362 (Fed. Cir. 2002)).  We 
believe this is the case in all four appeals.  Therefore we will treat these theories together 
under our precedent relating to the Differing Site Condition (DSC) clause.  In summation, 
we will address theories for recovery under the DSC clause for 62038, 62039, 62041, and 
62042. 
 
                                              
11 Appellant also cites to FAR 52.236-21, SPECIFICATIONS AND DRAWINGS clause 
in relation to 62041 and 62042 when advancing this theory, but does not explain 
how these theories relate to this FAR clause (compl ¶¶ 35, 40).  Based on the 
arguments, it appears the alleged breach of the duty of good faith and fair dealing 
is independent from the FAR clause, and for the purposes of this motion, we will 
treat them as such. 
12 Appellant, in its complaint, does not assert a DSC theory of recovery related to 62038 
but does so in its brief (app. opp’n at 4 ¶ 4). 

18 
II.  The Parties’ Arguments on NASA’s Motion for Summary Judgment 
 
Summary judgment will be granted if the movant shows that there is no genuine 
dispute as to any material fact and the movant is entitled to judgment as a matter of law. 
FED. R. CIV. P. 56(a).  A material fact is one which may make a difference in the outcome 
of the case.  Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 248 (1986).  The government 
must establish the absence of a genuine issue of material fact, after which the burden of 
proof shifts to appellant to show that there is a genuine factual issue for trial.  Gerald R. 
Rouillard, 14-1 BCA ¶ 35,765 at 174,991. 
 
The government argues appellant did not gain approval from the CO prior to 
incurring additional costs, in conformance with the Technical Direction Clause (SOF ¶ 2 
(1)), the Changes Clause (SOF ¶ 2 (2)), and the Differing Site Condition Clause (SOF ¶ 2 
(3)); gov’t reply at 4-6.  The CO testified in a declaration that HPA did not provide notice 
of the various changes.  This is sufficient to shift the burden to HPA (gov’t reply br. 
at ex. C, Jason Edge declaration at ¶¶13, 18, 21, 23, 26).  Celotex Corp., 477 U.S. at 323.  
Appellant raises several defenses but we find four relevant to the government’s motion:  
1) NASA waived notice requirements by considering the bases for 62038 and 62040 on the 
merits; 2) actual notice; 3) constructive notice; and 4) lack of prejudice on NASA’s part 
(app. opp’n at 2-3). 
 
A.  Did NASA’s CO Waive Notice Requirements in 62038 and 62040 by 
Considering the Underlying REAs on the Merits? 
 
Appellant argues in its opposition that “NASA has waived any defense it has for 
lack of notice because it previously considered and made partial payments on REAs [1, 4, 
and 10] as part of Unilateral Mod. P000044” (app. opp’n at 30; see also id. at 3, 31, 
35-36).  As support, appellant cites Appeal of Korshoj Constr. Co., BCA No. 321, 1963 
BCA ¶ 3,848, at 19,168, which sets forth three exceptions to strict notice and protest 
requirements, including when the CO “actually considered the contractor’s claim on its 
merits without invoking the protest or notice requirement” (app. opp’n at 26).  Though 
the Korshoj decision was not rendered by this Board, we have recognized and applied 
this exception to compliance with notice requirements.  See, e.g. Harper Dev. & Assocs., 
ASBCA No. 34719, 90-1 BCA ¶ 22,534 at 113, 085; Precision Standard, Inc., ASBCA 
No. 54027, 03-2 BCA ¶ 32,265 at 159,600.  However, appellant reads this case law much 
too broadly.  As Korshoj recognizes, this exception applies when the CO fails to discuss 
notice requirements in the COFD, not simply when he considers any of the merits of a 
claim.  Appellant points exclusively to Mod. No. 44 as evidence that the CO considered 
the claims at issue, but this modification is dated prior to appellant’s claim, so cannot be 
relevant to the CO’s consideration of its claims.  (SOF ¶¶ 12-13, 27)  We look instead to 
the CO’s final decisions, where he considered the merits of the claims underlying these 
appeals.  In the COFDs for 62038 and 62040, the CO repeatedly states HPA did not 
comply with proper notification procedures as outlined under the contract (SOF ¶¶ 13, 
27).  Thus, HPA may not avail itself of this exception to notice requirements. 

19 
 
B.  Did NASA Have Actual or Constructive Notice, and if not, was NASA 
Prejudiced by the Lack of Notice? 
 
Actual or Constructive Notice 
 
We have consistently held that the notice requirements under the Changes and DSC 
clauses are waived if the government has actual or constructive notice of the conditions 
encountered.  C & L Constr. Co., ASBCA Nos. 22993, 23040, 81-1 BCA ¶ 14,943 
at 73,962-63 (citing Hoel Steffen Constr. v. United States, 197 Ct. Cl. 561, 573, 456 F.2d 
760, 767-68 (1927)).  “The written notice requirements are not construed hypertechnically 
to deny legitimate contractor claims when the government was otherwise aware of the 
operative facts.”  Parker Excavating, Inc., ASBCA No. 54637, 06-1 BCA ¶ 33,217 
at 164,630 (citing Grumman Aerospace Corp, ASBCA No. 46834 et al., 03-1 BCA ¶ 
32,203 at 159,185) (discussing differing site conditions); A.R. Mack Constr. Co., ASBCA 
No. 50035, 01-2 BCA ¶ 31,593 at 156,139 (discussing constructive change).  Likewise, 
we have held that failure to comply with notification requirements in NASA Technical 
Direction clauses are not an absolute bar to a contractor later seeking reimbursement for 
additional costs.  Dan Rice Constr. Co., ASBCA No. 52160, 04-1 BCA ¶ 32,595 
at 161,263 (discussing constructive change).13  
 
Even oral notice to responsible government officials, if documented, can put the 
government on notice of claims.  In re SUFI Network Servs., Inc., ASBCA 55306, 06-2 
BCA ¶ 33,444 at 165,778 (citing A.R. Mack Constr. Co., 01-2 BCA ¶ 31,593 at 156,139-40).  
But notice must be provided “in a manner that should have put [the government official] on 
notice of a potential claim.  Informal remarks on the job that some joints were wider than 
anticipated, involving additional materials, were not sufficient to alert the Government 
inspector, and through him the contracting officer, of a potential claim.”  MGM Contracting 
Co., ASBCA No. 27839, 85-3 BCA ¶ 18,359 at 92,115.  “Mere notice or knowledge that the 
contractor encountered a ‘condition’ falls short of the contractual requirement that the 
contractor notify the Government that it considered the condition to constitute a ‘differing 
site condition.”  Engineered Maint. Servs. v. United States, 55 Fed. Cl. 637, 641-42 (2003) 
(internal citation omitted).  An appellant can provide the government the required 
notification of the basis of a claim via RFIs, regardless of whether those documents can 
change the contract.  UNIT Co., ASBCA 60581, 18-1 BCA ¶ 36,974 at 180,113-14.   
 
The Suspension of Work clause imposes a similar written notice requirement to 
that of the Changes clause (SOF ¶ 2 (4)).  Like the Changes clause, this requirement has 
been tempered in a similar way, applying a waiver theory if the government has actual or 
constructive notice of a possible claim.  Decker & CO., GmbH, ASBCA No. 35051, 88 
                                              
13 Although the clause in Dan Rice Construction is a March 1989 clause and the clause in 
this appeal, NFS 1852.242-70, is a later clause, September 1993, both clauses 
require 5 days written notice after receiving technical direction deemed a change. 

20 
BCA ¶ 20871 at 105,543; Central Mechanical Construction, ASBCA No. 29431, 29432, 
29433, 85-2 BCA ¶ 18,061 at 90,658. 
 
If no Notice, was the Government Prejudiced  
 
Appellant’s claim is not necessarily barred even if the government did not have 
actual or constructive notice; instead, the burden is on the government to establish that it 
was prejudiced by the absence of the required notice.  Leiden Corp., ASBCA No. 26136, 
84-1 BCA ¶ 16,947 at 84,297 (citing C.H. Leavell & Co., ASBCA No. 16099, 72–2 BCA 
¶ 9,694, reconsid. denied, 73–1 BCA ¶ 9,781).   
 
The burden is on the Government to establish that it was 
prejudiced by the absence of the required notice.  This burden 
cannot be satisfied by allegation, but must be supported by 
evidence in the record. . . . When the Government has 
knowledge of the underlying facts giving rise to a claim, it is 
unlikely it will be prejudiced in its investigation and defense 
thereof. 
 
SUFI Network Servs., Inc., ASBCA 55306, 06-2 BCA ¶ 33,444 at 165,778 (quoting A.R. 
Mack Contr. Co., 01-2 BCA at 156,140) (internal quotations omitted).  Prejudice to the 
government is a fact-specific inquiry, and requires more than a conclusory statement by 
the CO SUFI Network Servs., 06-2 BCA at 165,779.  We have held that lack of notice to 
the government can be prejudicial if it “prevent[s] any verification of appellant’s claim 
and also the employment of alternate remedial procedures.”  Schnip Bldg Co., ASBCA 
No. 21637, 78-2 BCA ¶ 13,310 at 65,103, aff’d Schnip Bldg. Co. v. United States, 227 Ct. 
Cl. 148 (1981) (internal citation omitted). 
 
Application to Each Appeal 
 
Appellant’s argument in each case is somewhat limited by its repeated citation to 
and incorporation of its REAs, without further explanation or reference to a given page, 
rather than parts of the Rule 4 file.  This is especially so as many of these REAs and their 
inclusions number in the hundreds of pages.  (See, e.g. app. opp’n at 3, 23-24, 28-39).  
These often do not provide documentation for relevant allegations.  Where 
documentation is provided, it is sometimes undated.  Additionally, as this is an appeal of 
whether the CO’s disposition of the claims, which simply reasserted and incorporated the 
REAs, was correct, appellant is essentially citing the REAs to prove themselves.  
Therefore, rather than rely exclusively on the REAs, we look to them, the documents 
cited within, and our own review of the Rule 4 file.  Each appeal will be addressed in 
turn: 
 

21 
1.  ASBCA No. 62038 
 
This claim incorporates the bases for recovery advanced in appellant’s REAs 1 
and 4 (SOF ¶ 13; app. opp’n at 23).  These two REAs, combined with the supplement 
submitted on July 5, 2017, seek recovery for four actions appellant undertook related to 
installing the WTs, which shall be addressed individually (SOF ¶ 11). 
 
i.  Bringing the WTs into the Battleship through the North Entrance 
 
Appellant described in its supplement to REAs 1 and 4 its change in plans to bring 
the WTs into the Battleship structure via the north entrance rather than through a hole it 
cut in the top plate, a method discussed in Specification 200HF-G013, Section 01 11 00, 
paragraph 1.1.3 (SOF ¶ 5).  This change also allegedly required appellant to cut the WTs 
into three pieces and then weld them back together once in place.  Appellant was unable 
to go through the top plate due to the potential for the heat to warp the plate (SOF ¶ 8).  
The earliest document we see discussing this issue is RFI 62, dated April 29, 2014, and 
which the COR answered on May 1, 2014 (SOF ¶ 8).  Appellant states it began the work 
the same day, and finished on August 11, 2014 (SOF ¶ 8).  Appellant states “[a]t the time 
of RFI 62, HPA’s subcontractors believed that the cost to cut the WTs into 3 pieces 
would be comparable to the cost of cutting the holes in the top plate . . . and therefore 
there would not no [sic] cost or schedule impact” (app. opp’n at 5 ¶ 7). 
 
While HPA admits that it did not notify NASA of the cost or schedule impacts, it 
contends, in essence, that notice is irrelevant in this context because it was impossible to 
perform the work as designed and that the costs had to be incurred if the project were to 
be built (app. opp’n at 4-6, ¶¶ 4, 6-7, 9, 14).  In its reply, NASA does not challenge that 
the work was impossible to perform.  But it submits a declaration from CO Jason Edge in 
which he contends that NASA suffered prejudice because if he had been notified of the 
work beforehand, he would have “closely monitored the situation” and “would have 
taken definite action to control project costs” and could have ordered HPA to use less 
costly methods or he could even have “de-scoped the work” if he decided that HPA’s 
costs were too high.  Edge decl. at ¶¶ 16-17.  While all of these assertions are plausible, 
NASA does not present any specific examples of work performed, or costs incurred, by 
HPA that were unnecessary.  As a result, just as HPA’s damages are unproven, so is any 
prejudice NASA suffered by the failure to provide notice of the alleged damages.  
Summary judgment is not appropriate under these circumstances. 
 
ii.  Converting PJP Welds to CJP Welds and Use of Diamond Shape Plates 
 
The second basis for this appeal involves HPA’s allegation that it was required to 
convert the PJP welds holding the WTs to the Battleship wall into CJP welds in 
accordance with NASA’s revised answer to RFI 62, and its later substitution of a 
diamond shape plate as discussed in RFI 62A and its answer (SOF ¶¶ 8-9).  Though 
generally full of conclusory statements, RCE’s Vice Chairman, Craig Salabor, stated in 

22 
his affidavit that RCE had performed all of the affected welds between NASA’s initial 
response to RFI 62 on May 1 and its revised response on July 31, 2014 (app. opp’n 
at ex. 1 at 3 ¶ 5(3)).  Appellant sent NASA a letter dated October 8, 2014, explicitly 
stating that NASA’s revised response to RFI 62 constituted a constructive change (SOF 
¶ 9).  This constitutes actual notice; moreover, we believe NASA should have been aware 
of a potential claim from its two responses to RFI 62 and the length of time between them 
relative to the amount of work they affected.14  Subsequent communications in RFI 62A 
merely continue the discussion. 
 
iii.  Welding and Trimming the WTs to Fit Flush with the Walls 
 
Once the WTs were brought into the Battleship, Quality Iron, through appellant, 
alleges that they could not be made flush with the wall, as the contract required, because 
the wall was not straight, and thus making them fit required extra work.  The first 
instance of a dated, documented discussion of this issue between the parties which 
appellant’s REA cites is NASA’s approval of RFI-140, dated August 6, 2014 (SOF ¶ 10).  
This undated RFI proposes work to fix the problem “of the web plate of the battleship 
[which] is warped and uneven.”  (SOF ¶ 10)  We believe NASA at least should have been 
aware of the basis for a claim from this exchange, which appears to have taken place 
prior to performing the proposed work. 
 
iv. Relocation of the WTs 
 
Appellant is also claiming compensation for “NASA issu[ing] a design change 
moving the location of the WT’s” when “some of the WT’s had already been installed” 
citing only its REA 1 (app. opp’n at 7 ¶ 17).  This document references FCR 6, 
Transmittal 13, and RFI 54 (SOF ¶¶ 6-7) as discussing this work.  A revision of FCR 6 
does contain a document in which HPA states “RFI 040 did not impact Quality Iron’s 
cost or schedule for EMI’s 18 & 20,” though it’s unclear if this is referring to different 
work than the WT relocation (SOF ¶ 7).  Transmittal 13, sent by NASA, approves several 
drawings, apparently submitted by HPA, but which we are unable to find in the Rule 4 
file, and states another five will be revised (SOF ¶ 6).  NASA provides three of these 
drawings in RFI 54, but does not appear to discuss the relocation of WTs in the RFI’s text 
(SOF ¶ 6).  The drawings are also at too low a resolution to make out much of the text 
which was added or changed.  The next earliest document which should have put NASA 
on notice of the basis of the claim is the first provided revision of FCR 6, dated August 1, 
2014, which discusses removing previously installed WTs and installing them in new 
locations as a “change to ongoing work.”  The revision to FCR 6 does indicate that the 
                                              
14 Appellant’s opposition cites Mr. Salabor’s affidavit for the proposition that this work 
was to take 5 days but ultimately took 102.  However, the affidavit does not state 
this.  (Compare app. opp’n at 5 ¶ 4 with ex. 1)  Regardless, it suffices for our 
purposes to know that the work was completed at least to some significant degree 
by the time the revision was issued. 

23 
parties had already discussed whether this would increase contract cost.  (SOF ¶ 7)  We 
do not believe NASA can say it was unaware of the basis of a potential claim.  At a 
minimum, this indicates the existence of a genuine issue of material fact. 
 
Therefore, appellant may continue to pursue its Change and DSC theories under 
62038, and the government’s request for summary judgment as to these theories under 
this appeal is denied. 
 
1.  ASBCA No. 62039 
 
This claim incorporates the bases for recovery advanced in appellant’s REA 9 
(SOF ¶ 27; app. opp’n at 32).  The timeline for the initial phase of this work was 
September and late October 2014 (SOF ¶ 15), though correcting the work occurred 
around March 2015 (SOF ¶¶ 20-22). 
 
Appellant points to RFIs 146 and 146A as its earliest documents putting NASA on 
notice of the work at issue being incongruent with the contractually described work (app. 
opp’n at 8 ¶ 20, app. opp’n at 32).  These were dated August 14 and 13, 2014, 
respectively (SOF ¶¶ 16-17).  RFI 146 observes an issue, and requests NASA “[p]lease 
advise how to proceed” (SOF ¶ 17).  In our view, the content of RFI 146 is not sufficient 
to put NASA on notice of the work for which appellant is seeking compensation.  
Appellant’s argument that it does so is undercut by appellant in its cross-motion for 
partial summary judgment, when it states “the only change expressly included [in RFI 
146] was to omit the UT” (app. opp’n at 10 ¶ 29).  We agree with this latter argument in 
appellant’s motion.  The RFI states “[e]xisting conditions, in the form of welds on W14 
columns for MPTA, prevent the 2-1/2" thick plates from achieving proper CJP weld. . . . 
Please advise how to proceed.”  NASA’s sketches, though they add information, appear 
to clarify the drawings on Sheet S-505.  This is clarifying a different method of achieving 
the same results which are required under Drawing S-505. 
 
In RFI 146A, HPA requests a change to the testing of work, not the actual work 
itself.  NASA accepted the proposed method of accomplishing the work and requested 
appellant to submit FCR 34 to capture the change in work.  (SOF ¶ 16)  Appellant did so, 
but only included the omission of UT testing and an attendant credit to NASA, which was 
incorporated into the contract via Mod. No. 2 (SOF ¶¶ 16, 18). 
 
Appellant states it was not aware of the extra work until much later than RFI 146 
(app. opp’n at 10-11 ¶¶ 30, 32-33, 37-39), when it conducted its investigation for the 
slugged welds.  It is unclear, then, why appellant believes NASA should have been aware 
of the extra work to be performed from either RFI 146 or RFI 146A.  These RFIs are 
insufficient to have put NASA on notice of the basis of this claim. 
 
Aside from these two RFIs and NASA’s answers to them, the work at issue is next 
discussed in REA 9, dated July 15, 2017 (SOF ¶ 24).  HPA also points to REA 10, dated 

24 
the same day, as evidence that it provided constructive notice to NASA.  However, it 
does not specifically state what part of REA 10 indicates an earlier document which put 
NASA on notice of the work at issue in 62039, and we are unable to find any (e.g. app. 
opp’n at 13 ¶¶ 51-52).  For purposes of proving notice, the significance HPA places on 
REAs submitted long after the completion of the work is not clear. 
 
This documentation must be weighed against other contemporaneous 
documentation which appellant was submitting to NASA at the same time.  Between the 
RFIs and REA 9 was NCR 11, which HPA sent to Quality Iron, dated March 9, 2015, for 
poor quality welds with no specification as to which welds, and HPA’s March 10, 2015 
letter, in which HPA stated it would hold QI responsible “if the [slugging] allegation is 
found to be true” (SOF ¶ 29).  Quality Iron’s Corrective Action Plan, submitted 10 days 
later, stated it would repair the issue at no cost to NASA.  (SOF ¶ 29)  This reflects 
HPA’s original Quality Assurance Plan, in which it stated it would repair unacceptable 
welds immediately at no additional cost to the government, as well as the government’s 
specification regarding unacceptable welds (SOF ¶ 4).  All of these indicate HPA viewed 
QI as on the hook for bad quality welds.  We do not find NASA had constructive notice 
of a potential claim related to this work. 
 
In his Declaration, the CO states that HPA “did not promptly notify me in writing 
of the alleged Differing Site Condition before conditions were disturbed” (gov’t reply 
ex. C at 11 ¶ 18) (emphasis in original).  However, this statement does not illuminate 
whether the government will be prevented from effectively defending itself against the 
allegations in this claim due to such disturbance.  The rest of the Declaration reiterates 
the generalized statements discussed in 62038 above, and where particularized to this 
claim, focuses conclusory statements on not having received notification in accordance 
with the provisions of the contract, essentially reiterating the arguments in the motion 
(see e.g. id. at 11-14 ¶¶ 18-20). 
 
HPA has not provided the Board with any evidence that it provided NASA with 
timely notice.  However, there is a material fact with respect to any prejudice that NASA 
suffered as a result of the lack of notice.  Thus, we deny the government’s motion for 
summary judgment as to appeal ASBCA No. 62039. 
 
2.  ASBCA No. 62040 
 
Appellant admits it did not provide notice to the CO prior to incurring the claimed 
costs in this appeal (app opp’n at 17 ¶¶ 69-70).  In its consolidated complaint, appellant 
advanced several theories to support this claim, however, most need not be addressed 
here.  As noted above, breach of the implied duty of good faith and fair dealing and the 
Inspection of Construction clauses are not subject to the notice requirements at issue in 
this motion.  The Changes clause provided the basis for appellant’s argument as to 
defective specifications (app. opp’n at 28 ¶ (4)).  Although this clause does have a notice 
requirement, it specifically excludes claims for defective specifications (SOF ¶ 2 (3)).  

25 
Since there is no notice requirement associated with this appeal, we deny summary 
judgement of ASBCA No. 62040. 
 
3.  ASBCA No. 62041 
 
Several problems with appellant’s argument obfuscate whether NASA had 
constructive notice of this claim.  Appellant alleges it “did not learn of the ksi [(the 
tensile strength)] of the Battleship steel until February 22, 2016,” pointing to REA 11, 
which it also incorporates into its argument (app. opp’n at 36).  However, REA 11 does 
not appear to support that contention.  This date is only in REA 11 as the calibration date 
of the Digital Hardness Tester, with which appellant “performed random field tests” of 
the MPTA and Battleship.  The only other date appellant gives for realizing the allegedly 
differing ksi of the steel is given as “2016.”  No evidence is presented in the REA for the 
test results except a picture of the tester, presumably in use.   
 
To support the steel hardness which the contract allegedly represented, REA 11 
includes drawing G-001, but HPA does not specify which of the three contractual 
Drawings numbered G-001 it is, and it is unreadable anyway.  The reproduction does 
bear a resemblance to EMI 19, Drawing G-001 provided under tab 5.  (SOF ¶ 33)  
However, HPA states in the REA “[t]he contract drawings specifically state to use a 
70ksi filler material,” but the drawing does not state this either.  REA 11 also indicates 
NCR 11, dated March 9, 2015, provided the NASA directive which required pre- and 
post-heat treatment on new-to-new structural steel full penetration welds.  The NCR 11 
provided in the Rule 4 document was actually issued by HPA, not NASA (SOF ¶ 29). 
 
Appellant also states “NASA did not disclose this critical knowledge [of the 
hardness of the steel at issue] to bidders on this project.  Finally . . . at least two (2) 
workers with years of Stennis Space Center experience told [RCE] that a blanketed 
pre-and post-heat treatment would be necessary” (app. opp’n at 37).  One of the cited 
sources states “[t]his sharing of NASA’s superior knowledge was communicated by 
Chuck Stewart . . . and by the office mate of Carl Flettrich ([an employee of NASA’s 
subcontractor]) who was a NASA employee during this project but whose name I cannot 
recall at this time.”  (App. opp’n at ex. 3, aff. of J. Phillips ¶ 12; see also ex. 4, app. 
answers to respondents interrogatories at 22, answer to interrogatory No. 29, giving 
virtually the same answer)  With respect to the former:  we can discern from the record 
before us that Mr. Stewart was an employee of HPA during the performance of this 
contract, and not NASA, seemingly indicating internal communication problems at HPA, 
rather than NASA’s withholding of superior knowledge (SOF ¶ 4).  As to the latter:  the 
record does not appear to indicate when this “verbal admission” was given, nor to whom, 
nor the identity of Mr. Flettrich’s office mate.  At best, these all represent questions of 
genuine issues of material fact. 
 
We do know, however, that some of the work had been performed by March 9, 
2015, as we do have a Corrective Action Report from RCE stating the work at issue would 

26 
be fixed at no extra cost (SOF ¶ 29).  We also have before us a report, dated April 5, 2016, 
from a testing firm not party to this contract analyzing the composition of the steel, and 
suggesting it is consistent with 1018 Carbon Steel (SOF ¶ 30).  Another document which 
appellant has included in its Rule 4 supplement, though neither party discusses it, is 
RFI 371, dated April 27, 2016.  In this document, HPA informed NASA its “subcontractor 
has evaluated the pre-existing structural steel on the stand . . . and has identified an 
unusually high yield stress of the existing steel structure” and if “the findings from the 
subcontractor prove to be accurate that further investigation is warranted . . . and could 
result in weld failure.”  The NASA COR reply, dated May 6, 2016, states “[t]he additional 
information and suggestions will be taken into advisement” (SOF ¶ 31).  This RFI and its 
response appear to indicate NASA had constructive notice of the difference in hardness 
and a potential claim arising from it at least as of this date. 
 
As regards prejudice in this appeal, the CO has stated that if he had had proper 
notice,  
 
I would have discussed the issue at great lengths with HPA 
and tried to determine if NASA was at fault.  If NASA was at 
fault, we would have processed a FCR. . . . If I determined 
NASA was not at fault, I would have issued HPA a letter 
informing them of their contractual responsibilities to perform 
the work. 
 
(Gov’t reply at ex. C ¶ 25)  The CO further discusses escalating to termination if HPA 
did not comply (id.).  Unfortunately for the government, this and the generalized 
statements discussed above in 62038 are not the type of proof of prejudice to defense of 
the claim in the current appeal that we require.  Prejudice to the government can be 
shown “by demonstrating either that it might have minimized extra costs if proper notice 
had been given, or the passage of time obscured the elements of proof.”  Ace 
Constructors, Inc. v. U.S., 70 Fed. Cl. 253, 272 (Fed. Cl. 2006) (internal citations 
omitted).  At best, numerous genuine issues of material fact remain.  The government’s 
motion for summary judgment as to appeal ASBCA No. 62041 is denied. 
 
4.  ASBCA No. 62042 
 
Appellant argues that the contract documents stated “to expect up to 1/8 inch per 
100 feet per 15º F of movement in the structure.  In the field, the structure moved 2 and 
3/16 inches by survey and 2 1/4 inches by tape” (app. opp’n at 37-38 (citing ex. 3, aff. of 
J. Phillips ¶ 13)).  This argument cites only to REA 12 and Mr. Philips’s affidavit for 
support (app. opp’n at 37-39).  Mr. Philips’s affidavit is cited for the allowance of 
movement in the contract, the movement which appellant alleges is outside that 
allowance, and that Quality Iron and RCE were “talking with NASA representatives 
continuously as they encountered significant movement problems” (app. opp’n at 39 
(citing ex. 3, aff. of J. Phillips ¶ 13)).  The affidavit does not discuss movement 

27 
tolerances beyond the same conclusory allegation in the opposition, which we cannot 
accept as evidence.  From the information before us, we cannot determine whether the 
movement appellant alleged it observed is even outside the tolerance appellant alleges is 
incorporated in the contract.   
 
For evidence of communications with NASA, this affidavit points to REA 12 
Attachment 3, “Quality Iron/HPA/NASA emails, correspondence and RFIS – June – 
September 2015” (app. opp’n at ex. 3, aff. of J. Phillips ¶ 6(c)).  REA 12, attachment 3 is 
an email chain between June 12, 2015, and September 22, 2015, which concerns RFIs 292 
and 292A (SOF ¶ 38; app. supp. R4, tab 43b(c)).  The rest of this document appears to be 
a purely internal discussion between HPA and its subcontractors regarding these two 
RFIs, which do not help appellant prove that it informed NASA of the movement it 
alleges.  The RFIs do not provide notice as to a potential claim, as RFI 292 explicitly 
states “[t]his recommendation is proposed at no additional cost to NASA” and we do not 
read RFI 292A to reverse this assertion.  (SOF ¶ 36)  Our review of the record did not 
reveal any other communications between June and September 2015 which address this 
issue. 
 
REA 12 alleges “RCE also on May 11, 2015 issued RFI 275 to get clearance 
issues resolved on the removal platform” and provides a reproduction of this RFI.  This 
reproduction, if we were to accept it as valid, does address “thermal expansion & 
contraction” but does not appear to suggest this is outside any contractual tolerances 
(SOF ¶¶ 37-38).  The REA also alleges “that work which should have required only days 
to complete actually took months because of the moving structure as constantly noted on 
reports, RFI’s[sic], emails and other forms of communication.  The below are excerpts 
from many of those complaints” but the documents provided are all re-typed 
reproductions of emails, notes, reports, and RFIs between March 23, 2015 and May 6, 
2016.  (SOF ¶¶ 37-38)  NASA only appears to be implicated by the RFI reproductions, as 
the rest are also internal to HPA and its subcontractors.  HPA and one of its 
subcontractors also appear to have been debating this issue as late as May 16, 2016, 
seemingly indicating it was skeptical of the thermal expansion issue at this point (gov’t 
amend. mot. at ex. A at 1). 
 
While we do not take these reproduced RFIs as valid, were we to take them at face 
value, four more would be salient.  The reproduction of RFI 315 states it was “generated to 
bring the issue to NASA’s attention” while suggesting to either “leave as is or” perform 
specified work, though it does not specify if, in the view of the submitter, this work is 
extra-contractual.  The reproduction of RFI 113 also mentions this work and does explicitly 
state there will be a schedule and cost impact.  However, the reproduction of RFI 76.1, 
which also appears to discuss this work, states “[t]his recommendation is proposed at no 
additional cost to NASA,” as does the reproduction of RFI 85.  None of these documents 
appear to be in the Rule 4 file.  These reproductions lack a signature and evidence of what 
date they were submitted or answered, and by whom, and whether the Prior Approval Note 
Text was included in accordance with the government’s practice.  (SOF ¶¶ 38, 40-43) 

28 
 
Finally, appellant alleges “Quality Iron did provide notice to NASA via 
conversations on the construction site and/or other informal methods” but provides no 
further details, citations, or documentation (app. opp’n at 21 ¶ 100).  The REA also points 
to a “survey dated 5/6/2016 [which] was submitted to NASA with a request for 
verification.”  This document does not appear to be provided in the Rule 4 file, and 
appellant does not locate it.  Appellant has not met its burden showing it provided 
constructive notice to NASA with regard to this appeal. 
 
The government makes a more concrete showing of prejudice here, alleging that 
the conditions were disturbed long before it received notice of the DSC (gov’t amend. 
mot. at 17; gov’t reply at 38).  However, it does not take the final step and explain how 
this disturbed condition bears on its defense of the claim, nor do the facts themselves so 
indicate.  Similarly, the CO also stops short of saying how the condition is disturbed, only 
that he would “likely change the requirement to a more affordable method, or delete the 
work, therefore requiring a possible credit.”  (Gov’t reply at ex. C ¶ 12)  No method is 
identified, nor is there an indication how the project would suffer or benefit from the 
work which would have been “deleted.”  The government’s filings do not add to this. 
 
Several genuine issues of material fact remain, which precludes our grant of 
summary judgment in ASBCA No. 62042. 
 
III.  The Government’s Affirmative Defense of Accord and Satisfaction and 
Appellant’s Cross-Motion 
 
The second basis for the government’s motion is based on the affirmative defense 
of Accord and Satisfaction as it relates to 6204015.  The government argues the work 
discussed in RFIs 146 and 146A was added into FCR 34, which was then incorporated 
into the contract by Mod. No. 2.  “The modification contained a release of future claims 
for equitable adjustment.”  (Gov’t resp. at 3)  Thus, the release language in Mod. No. 2 
must cover the work discussed in RFIs 146 and 146A.  Appellant filed a cross-motion for 
partial summary judgment in order to strike this defense from the government’s answer to 
62039 and 62040, arguing that there was no meeting of the minds as to settlement of all 
claims related to RFI 146 and 146A and no consideration for the work in those appeals 
(app. mot. at 6-7; app. reply at 1, 3). 
                                              
15 The motion states this defense is in “regard to the Third Claim for Relief (“REA 10”) . 
. . (this claim has already been settled)” (gov’t mot. at 1).  Similarly, appellant’s 
cross-motion discusses “settle[ment of] the claims at issue in HPA’s REAs 9 and 
10” (app. mot. at 1).  As the substance of the parties’ arguments relates to the 
claims in 62039 and 62040, and these claims incorporate these REAs, we 
understand these arguments relate to the claims and denials in those appeals, rather 
than the REAs which both parties repeatedly cite, over which we would not have 
jurisdiction.  41 U.S.C. § 7104. 

29 
 
Mod. No. 2 releases NASA “from any & all liability under this contract for further 
equitable adjustments attributable to the above change” (SOF ¶ 18) (emphasis added).  
The only discussion of change in work as relates to Mod. No. 2, or FCR 34 for that 
matter, is omitting the UT testing.  This release language does not affect the discussion of 
work in RFIs 146 and 146A, regardless of whether that work is contained in the contract 
(id.).  The government’s arguments defending against appellant’s cross-motion are 
unavailing (gov’t resp. at 3).  We find this defense inapplicable to the claims at issue in 
62039 and 62040.  Thus, the government’s motion for summary judgment must be denied 
on this basis as well, and the appellant’s cross-motion for partial summary judgment must 
be granted. 
 
CONCLUSION 
 
For the reasons stated above, the government’s motion is denied in its entirety.  
The appellant’s cross-motion is granted. 
 
Dated:  December 10, 2020 
 
 
 
JOHN J. THRASHER 
Administrative Judge 
Chairman 
Armed Services Board 
of Contract Appeals 
 
I concur 
 
 I concur 
 
 
 
J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 MICHAEL N. O’CONNELL 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
 
  


30 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 62038, 62039, 62040, 
62041, 62042, Appeals of Harry Pepper and Associates, Inc., rendered in conformance 
with the Board’s Charter. 
 
Dated:  December 10, 2020 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals