King Aerospace, Inc.
Docket: ASBCA 59252, ASBCA 2019
Decision date: 2019-04-15

ARMED SERVICES BOARD OF CONTRACT APPEALS 
Appeal of -- ) 
) 
King Aerospace, Inc. ) 
) 
Under Contract No. W58RGZ-05-C-0302 ) 
APPEARANCES FOR THE APPELLANT: 
APPEARANCES FOR THE GOVERNMENT: 
ASBCA No. 60933 
Joanne Early, Esq. 
Colin G. Martin, Esq. 
Marshall J. Doke, Jr., Esq. 
Elliot Strader, Esq. 
Gardere Wynne Sewell LLP 
Dallas, TX 
Raymond M. Saunders, Esq. 
Army Chief Trial Attorney 
Robert B. Neill, Esq. 
Trial Attorney 
OPINION BY ADMINISTRATIVE JUDGE MCILMAIL 
In 2016 the Board held a hearing and found entitlement for appellant, King 
Aerospace, Inc. (King), in this case involving a contract for aircraft maintenance and 
repair, and remanded to the parties for negotiation of quantum. King Aerospace, Inc., 
ASBCA No. 57057, 16-1 BCA 1 36,451 at 177,653. Familiarity with that decision is 
assumed. After another hearing, quantum is the issue. In accordance with the Board's 
internal operating procedures, neither this opinion nor the concurrence in result has 
precedential value except for those portions of the opinion in which we all explicitly 
agree. 1 
FINDINGS OF FACT 
King started performing the contract on September 1, 2005. King Aerospace, 16-1 
BCA 1 36,451 at 177,647. King knew then, or at the latest very soon after, that aircraft were 
in inferior condition and that the inventory was inadequate (see 2016 tr. 2/118-19, 160-61 ). 2 
Id. at 177,647-48. King could have tracked the actual cost of dealing with those conditions: 
its controller explained that King's accounting system "has the capability to set up a job cost 
1 Chairman's note: Our internal procedures regarding the precedential value of 
concurrences in result have changed since the issuance of Lu/us Ostrich Ranch, 
ASBCA No. 59252, 2019 WL 989650. 
2 References to the transcript of the 2016 entitlement hearing are denoted "2016 tr."; all 
others are references to the transcript of the 201 7 quantum hearing. 

code of additional work of some type or another" (see tr. 2/132, 160). The aircraft records are 
available, in boxes in El Paso, Texas (tr. 3/15-16; ex. 9R3). There are still "work cards" for 
these aircraft that describe maintenance or repair actions and how much time it took to 
perform those actions, from which it is possible to determine that work done was to correct a 
problem that the government caused (see tr. 2/221, 226-27). 
King's executive vice-president and (in 2005) controller confirmed that right from the 
start, King could have assigned people with clipboards to track the effect of those problems 
on King's costs; it just would have been complex (see 2016 tr. 2/118-20). Just before it 
started performance, King took "hundreds" of photographs of aircraft maintenance issues 
while looking over the shoulders of its predecessor-contractor (2016 tr. 3/86-87, 100, 200, 
tr. 5/73). King also separately tracked the cost of contract work (not at issue in this appeal) 
that was "over and above" routine contract work (2016 tr. 2/120); it just chose not to do so 
with respect to the work at issue here (tr. 2/161 ). Rather, to demonstrate damage, King 
offers a "measured mile" approach that does not measure productivity (see tr. 1/201-02). 
For its part, the government put on an expert in "evaluating causation and damages 
in the context of commercial and government aerospace and defense programs" who said 
that he "[wasn't] sure if there is another way to actually calculate the damages instead of 
[what he called King's] total cost method," but that under his measured mile approach 
(which compared the affected "El Paso Columbia" site with King's other, unaffected 
sites), King was owed, at most, $3,640,794 for the aircraft condition issue and nothing for 
the inventory issue, a total over $2. 5 million more than he thought before he heard the 
other hearing witnesses testify (tr. 3/60, 67, 74-83, 90-91, 110-13; ex. 10-11). 
The contracting officer received King's certified, $22.6 million claim on 
August 10, 2009. King Aerospace, 16-1 BCA ,r 36,451 at 177,647. 
DECISION 
The issue now is what King can recover "related to the contract's misrepresentation of 
the condition of the aircraft and to issues with government-furnished property" (that is, a 
deficient government-furnished inventory of aircraft parts, drawings, and records). King 
Aerospace, 16-1 BCA ,r 36,451 at 177,653. King must demonstrate that the government 
caused its increased costs. See Servidone Construction Corp. v. United States, 931 F .2d 860, 
861 (Fed. Cir. 1991). 
There is no dispute that King is owed $191,574 for request for equitable 
adjustment preparation costs (app. br., appendix; see gov't br. at 21, ,r 70), so that issue is 
out of the way. 
King says that it is owed $6,418,176 for having to deal with the condition of the 
aircraft, and $2,054,297 for having to deal with the condition of the government-furnished 
2 

I 
parts inventory (app. br., appendix). However, King does not demonstrate that the aircraft 
and inventory conditions increased its costs by those amounts. King wants us to infer from 
fluctuations in labor hours over time compared to a "measured mile" that it spent more than 
it should have because of the inferior condition of the aircraft and the deficient inventory 
(app. br. at 1, 10). But in our entitlement decision we warned that although "King was left 
holding a bag of maintenance and repair issues that were inconsistent with the aircraft 
condition represented in the contract" (we listed the handful of specific issues that King 
identified, like a "bent fuel tank high pressure ejector pump tube") "there is no evidence of a 
comprehensive inspection of the fleet contemporaneous with King taking over maintenance, 
so we do not know whether all the aircraft were in substandard condition when King took 
over, andtowhatextent." 16-1 BCA,r36,451 at 177,651 (emphasis added). That is still 
the case. We also found that "[a]t a minimum, problems with government-furnished 
property at times required King to 'redo' maintenance or repair work that it would have had 
to perform only once if all the listed items had been available and serviceable when King 
first attempted to perform the work," and that "when King took over ... the aircraft drawings 
and historical records were incomplete, and King spent time attempting to acquire drawings 
and other information required to assure the airworthiness of the aircraft." Id. at 177 ,651-52 
(emphasis added). But what, specifically, had to be redone, what drawings and other 
information did King spend time attempting to acquire, and what time was actually spent on 
those efforts? 
This is the problem with King's quantum case: it paints with too broad a brush. By 
contrast, King could have tracked the actual costs of dealing with the specific maintenance 
and inventory problems that the government dumped on it. Given the facts stated above, it 
is not the case that King "could not have contemporaneously identified and quantified 
every discrete impact of each of the many thousands of deficient aircraft conditions and 
parts through change order accounting" or could not have "after the fact, waded through 
the hundreds of thousands of aircraft records" (app. br. at 30). First of all, how does King 
know that there were "many thousands of deficient aircraft conditions and parts" without . 
having engaged in some sort of contemporaneous tracking or after-the-fact records 
examination; does it want us to infer all that from a handful of discrete issues and its labor 
hour fluctuations? If so, that would be quite the inference, and such broad generalities and 
inferences are not enough. See Wunderlich Contracting Co. v. United States, 351 F.2d 
956, 969 (Ct. Cl. 1965). By contrast, why didn't someone go through the work cards and 
other aircraft records in El Paso and at least summarize them to demonstrate causation? 
Moreover, just as King took hundreds of photographs of aircraft maintenance issues just 
before taking over performance, it presumably could have continued to do so while its 
own mechanics were working on the aircraft. And with respect to the parts inventory 
problems, the claim is that King had to "redo" maintenance work - that is, when it opened 
an airplane panel and saw that it needed a part, it would find the part unusable or missing 
from inventory, close the panel, and go through the whole process again when a suitable 
part showed up (see app. br. at 2, 18). Surely someone could have contemporaneously 
tracked that scenario; it sounds pretty unusual and discrete. Indeed, although King 
3 

separately tracked the cost of "over and above" work, it chose not to contemporaneously 
track the work at issue here. 
Of course, as we have noted already, King did identify a handful of specific 
aircraft deficiencies; presumably, then, it could have identified others. Was the purpose 
showing the handful to show only (in the words of one King witness (2016 tr. 5/86)) "the 
tip of the iceberg," and expect us to infer from that the size of that iceberg? No aircraft 
maintenance and repair expert testified that the handful of issues shown to us implied a 
problem of the scope that King says cost it $8 million. Of course, King is not interested 
in recovering for only the tip of the iceberg; it has not identified the specific cost of 
dealing with the handful of issues, not even as an alternative basis for recovery. 
Rather than identify specific deficiencies and cost them directly, King estimates that 
the aircraft and inventory conditions are responsible for most of its El Paso labor costs 
above its average labor costs during a "measured mile" that was unaffected by those 
conditions (see app. br. at 1, 10). That estimate is unconvincing. The "'measured mile' 
approach compares the productivity of an impacted period of the project with the 
productivity of an unimpacted period," Advanced Engineering & Planning Corp., ASBCA 
Nos. 53366, 54044, 05-1 BCA ,i 32,806 at 162,325, and King's "measured mile" does not 
measure productivity. However, based upon the testimony of the government's expert, it is 
reasonable to conclude that King spent $3,640,794 dealing with aircraft and inventory 
conditions that the government left it with in September 2005. Therefore the appeal is 
sustained in the amount of$3,832,368 ($3,640,794 plus $191,574), plus interest, under 
41 U.S.C. § 7109, from August 10, 2009, until the date of payment. 
Dated: April 15, 2019 
I concur in result (see separate opinion) 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
4 
~~~ ~CIL~ 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur in result (see separate opinion) 
J.RE PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 

OPINION BY JUDGES PROUTY AND SHACKLEFORD 
CONCURRING IN RESULT 
We concur in the result in this appeal because we agree with the ultimate monetary 
outcome, but not in the brief analysis which leads to that outcome with respect to the 
requirements for a "measured mile," which we find inconsistent with the law. We also 
make factual findings that we find to be a necessary predicate to the decision's adoption 
of the government's expert's results. 
I. The Approach Taken by King's Expert, Mr. Lochabay 
Judge Mcllmail's opinion rejects the work of King's expert, Mr. Donald Lochabay, 
by concluding that his measured mile approach did not measure productivity. Slip op. 
at 2, 4. That characterization is not the entire picture. 
In simplified terms, Mr. Lochabay used what was described as a modified 
version of the measured mile approach (app. supp. R4, tab 321 at 15-18; tr. 1/73-74). 
Mr. Lochabay's "measured mile" compared King's performance costs during times that 
King was struggling with the consequences of the.poorer-than-expected condition of the 
aircraft to the time after the aircraft had been brought up to the expected standard ( the 
years 2012 and 2013 were the baseline of "good years" for labor costs; the years 
2009-2012 were used as the baseline of "good years" for the parts and materials costs) 
(app. supp. R4, tab 321 at 16-18, 24-25; tr. 1/76-78 (labor), 1/115-16 (parts and 
materials)). Of course, the demands on the aircraft were not the same every contract year 
and Mr. Lochabay's analysis understood this and used a metric in which he compared the 
annual amount of maintenance hours required per annual aircraft flight hours 3 between 
the "good" and the "bad" time periods (tr. 1/76-77). The comparison, Mr. Lochabay 
conceded, was not strictly of "productivity" as defined in the dictionary because 
productivity is "level of an input to the level of an output" and what was being measured 
in his measured mile was labor hours per earlier flight hours 4 (tr. 1/201-03). This 
approach did not appear to gamer any criticism from the government's expert who, as 
discussed more below, adopted some of Mr. Lochabay's bottom-line numbers for certain 
contract years. 
3 This comparison included a one-year "lag" from flight hours to maintenance hours. 
Thus, the metric was the number of maintenance hours in each year divided by the 
number of flight hours in the year immediately preceding it. (App. supp. R4, 
tab321 at 16n.16;tr.1/79) 
4 Frankly, if Mr. Lochabay had intended to be pedantic about it, he could have 
re-arranged his metric and argued that he was measuring productivity in the sense 
that the output was something like "aircraft fit to fly per earlier flight hour" with 
the input being labor hours. That would have been a needlessly complicated and 
artificial construct, and it was unnecessary. 
5 

Mr. Lochabay capped his measured mile damages calculations for labor by what the 
total cost figures would have been for each year, i.e., when the measured mile-derived 
damages were higher than the damages that would have been calculated by a total cost 
damages method, he reduced the damages to the amount that King would have been 
entitled to under the total cost method (app. supp. R4, tab 321 at 19-20; tr. 3/70-72). The 
reason for this reduction was that he and King felt it would be difficult to prove that King 
would have been able to perform better than its contract baseline (tr. 1/82-83). Though this 
was a non-trivial aspect of Mr. Lochabay's methodology, reducing the amount of the claim 
substantially (see app. supp. R4, tab 321 at 18-19; tr. 1/82-83 ), it was not a basis for Judge 
Mcllmail's rejection of it and, it turns out, plays no role in the damages that we accept 
below since King does not argue that it should have been paid more than its expert 
requested (tr. 1/83 (King management agreed with damages caps)). 
II. Mr. Lochabay's Methodology was Consistent with the Legally-Accepted 
Measured Mile Approach 
The analytic kernel of the measured mile approach, as set forth in the law, is to 
compare "the costs of performing work" on a contract during two different time periods: 
one being when all is well in contract performance; the other being a period when contract 
performance is hindered by some problem, presumably caused by the government. See 
US. Industries, Inc. v. Blake Construction Co., 671 F .2d 539, 54 7 (D.C. Cir. 1982) 
(leading case); see also Bay West, Inc., ASBCA No. 54166, 07-1 BCA 133,569 
at 166,302 ("The measured mile approach provides a comparison of a production period 
that is impacted by a disruption with a production period that is not impacted" ( citing 
cases)); W.G. Yates & Sons Construction Co., ASBCA Nos. 49398, 49399, 01-2 BCA 
131,428 at 155,210 (comparison of good period versus bad period). We followed US. 
Industries in our first opinion directly adopting the measured mile methodology, DANAC, 
Inc., ASBCA No. 33394, 97-2 BCA 129,184 at 145,153, and in our recent leading case on 
the subject, Optimum Services, Inc., ASBCA No. 59952, 16-1 BCA 136,490 at 177,822. 
Although we did reference "productivity" in Optimum Services, we did so because that 
was what was being measured in the expert's analysis in that appeal, not because 
rigidly-defined "productivity" is the only thing that may be subjected to measured mile 
analysis. See 16-1BCA136,490 at 177,822-23. The reference to productivity in the case 
cited by Judge Mcllmail's opinion, Advanced Engineering & Planning Corp., ASBCA 
Nos. 53366, 54044, 05-1 BCA 1 32,806 at 162,325 (see slip op. at 5), did not constitute a 
requirement that any use of the measured mile be strictly limited to something tightly 
defined as "productivity," but merely described the typical operation of the measured mile. 
Indeed, although productivity is certainly a matter for many measured mile applications, 
the word is entirely absent in W.G. Yates & Sons, cited above, and was not the focus of 
US. Industries. We, in fact, discern no opinion in which we or our reviewing court ever 
engaged in a deep examination of the meaning of the word, "productivity" for purposes of 
applying the measured mile; instead, a review of the cases cited above show that 
6 

productivity is more or less a proxy for measuring how much more difficult or costly 
contract performance has become as the consequence of a contract breach. 
Thus, the approach running through all of the measured mile opinions, i.e., 
comparing the costs of performance during affected periods to unaffected periods, is 
precisely the one taken by Mr. Lochabay here. Neither the government's arguments in 
its brief nor Judge Mcllmail's opinion give us any reason to use the semantic difference 
between dictionary-defined "productivity" and the analytic approach taken by 
Mr. Lochabay as a basis for rejecting his methodology. Accordingly, we conclude that 
Mr. Lochabay utilized an acceptable measured mile methodology. That does not mean, 
however, that King will get all that it seeks. 
III. We Accept the Government's Substantive Critiques of Mr. Lochabay's 
Analysis 
The government's expert witness, Mr. Timothy Overman, did not disagree with 
the use of a measured mile, but did explain that the data did not support a finding that 
King was adversely impacted for parts and materials or that the labor impacts extended as 
far as King alleged. With respect to parts and materials, Mr. Overman testified that he 
saw no basis for awarding King damages because the data showed only one year where 
the parts and materials costs were above King's pre-bid estimates, 5 and because the parts 
and materials trends were "all over the place," thus they did not support a finding of 
particular costs being caused by the contract breach 6 (tr. 3/76- 77, 3/81 ). 
Mr. Overman also opined that the data provided by King and Mr. Lochabay only 
supported a finding that the substandard condition of the aircraft affected labor costs for 
three years of contract performance. Those three years were 2009, 2010, and 2011, 
because those were the years that King had increased its parts inventory and incorporated 
them into the aircraft to bring them up to standard. (Tr. 3/79-80) After hearing the 
testimony from King's witnesses at the hearing, Mr. Overman was inclined to agree with 
the increased labor costs set forth in Mr. Lochabay's expert report (the measured mile 
5 To be clear, no legal barrier prevents a contractor from recovering expenses from the 
government when its costs are lower than it once anticipated, so long as the 
government's actions demonstrably caused the costs to be higher than they would 
have otherwise been. Nevertheless, comparison of expected costs to actuals 
certainly may inform our consideration of the analysis. Indeed, this appears to 
have been King's motivation for capping its labor costs by the total cost method, 
which it apparently did not do for the materials and parts costs. 
6 This critique fits with the inconsistency of the years that Mr. Lochabay chooses for his 
base years for the parts and materials costs (2009-2012, see tr. 1/115-16) with those 
he chose for labor cost base years (the years 2012 and 2013, see tr. 1/76-78). 
Although we recognize that they need not exactly match, in these circumstances, 
something is amiss. 
7 

analysis 7) for those years as the maximum damages to which King should be entitled (id.). 
The amount of increased labor costs asserted in Mr. Lochabay's report for those three years 
sums to $3,640,794 (as marked up with overhead costs by Mr. Lochabay) (ex. 11). Under 
examination by Judge Mcllmail during the hearing, Mr. Overman agreed with the 
proposition that the $3,640,794 for the three years as set forth in Exhibit 11 constituted his 
"bottom line conclusions" for the damages (tr. 3/85). 
We agree with Mr. Overman's analysis. Although we do not join Judge Mcllmail's 
critique of King for its failure to track each and every extra hour of work or expense that its 
employees attribute to the bad condition of the aircraft (see slip op. at 3),8 the measured mile 
analysis, like any damages model, must be grounded upon reality. Cf Optimum Services, 
16-1 BCA ,i 36,490 at 177,824-26 (adjusting measured mile to take into account 
circumstances in the field); Bay West, 07-1 BCA ,i 33,569 at 166,302-03 (same). Moreover, 
the burden of proof is on King to prove its damages. See Wunderlich Contracting Co. v. 
United States, 351 F.2d 956,968 (Ct. Cl. 1965) (citing cases). Since, as explained by 
Mr. Overman, the data is inconclusive with respect to the parts and materials costs as well as 
for labor costs for the years beyond 2009-2011, we hold that King has not met its burden of 
proof for damages beyond the $3,640,794 for labor costs and the $191,574 in costs for REA 
preparation accepted by Judge Mcllmail with which we do not quibble. 
7 The parties discussed Mr. Overman's analysis, adopting Mr. Lochabay's approach for 
base years, as a "measured mile" analysis (see colloquy tr. 3/94-95). 
Judge Mcllmail's opinion adopts Mr. Overman's measured mile analysis (see slip 
op. at 4), but does not reconcile this adoption with the fact that it rests on 
precisely the methodology (for the covered years) that Mr. Lochabay used and 
that Judge Mcllmail summarily rejects earlier in his opinion. 
8 It is a "well-established principle" that damages need not be proved to a mathematical 
certainty so long as we are provided a reasonable basis for their calculation. 
Optimum Services, 16-1 BCA ,i 36,490 at 177,823 ( citations omitted). 
8 

CONCLUSION 
Although we disagree with much of his analysis as discussed above, we concur 
with the bottom-line conclusion by Judge Mcllmail that the appeal should be sustained in 
the amount of$3,832,368 plus interest in accordance with 41 U.S.C. § 7109 from August 
10, 2009 until the date of payment. 
Dated: April 15, 2019 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 60933, Appeal of King 
Aerospace, Inc., rendered in conformance with the Board's Charter. 
Dated: 
9 
JEFFREY D. GARDIN 
Recorder, Armed Services 
Board of Contract Appeals