Arctic Swan Construction Inc.
Docket: ASBCA 63510, ASBCA 64085
Decision date: 2026-06-16

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE WOODROW  
ON THE GOVERNMENT’S MOTION FOR SUMMARY JUDGMENT  
 
 Pending before the Board is the government’s Motion for Summary Judgment 
regarding the appellant’s claim for additional compensation under a fixed-price 
contract to transport and set-up furniture and appliances in housing on and around 
Eielson Air Force Base in Alaska.  The main dispute is whether the contract’s 
Performance Work Statement (PWS) and accompanying bid schedules required 
appellant, Arctic Swan Construction, Inc. (Arctic Swan or appellant), to install, 
connect, and disconnect washers and dryers as a part of the base contract price, or if 
such requirements were out-of-scope work warranting an equitable adjustment.   
 
 Arctic Swan opposes the motion, arguing that there are genuine issues of 
material fact and that the contract contains a latent ambiguity regarding the scope of 
work and price structure. 
 
 Based upon a review of the record, solicitation, the contract, the cross-briefing, 
and the applicable law, we conclude that there are no genuine disputes of material fact.  
The dispute presents a pure question of contract interpretation, which is a matter of 
law.  The plain language of the contract supports the government’s interpretation and 
any perceived ambiguity would be patent, precluding the appellant’s recovery.  
Therefore, we grant the government’s Motion for Summary Judgment with regard to 
ASBCA No. 64085 and deny the appeal.  We also dismiss ASBCA No. 63510 for lack 
of jurisdiction. 
  
Appeals of - )  
 )  
Arctic Swan Construction Inc. ) ASBCA Nos. 63510, 64085 
 )  
Under Contract No. FA5004-22-C-0002 )  
   
APPEARANCE FOR THE APPELLANT: Mr. Edmund Charles Palmer 
    President 
 
APPEARANCES FOR THE GOVERNMENT: Caryl A. Potter, III, Esq. 
    Air Force Deputy Chief Trial Attorney 
 Geoffrey R. Townsend, Esq. 
    Trial Attorney 

2 
STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTION  
 
The Solicitation and Contract 
  
1.  On July 15, 2021, the government issued Solicitation No. FA500421B0004 
for drayage and furnishing management services (R4, tab 1 at 1-44).  This solicitation 
culminated in the award of Contract No. FA500422C0002 to the appellant (R4, tab 20 
at 1-34). 
 
Performance Work Statement (PWS) Requirements 
 
2.  The PWS incorporated into the contract contained explicit, mandatory 
directives regarding the handling, delivery, and installation of appliances, specifically 
including washers and dryers (R4, tab 21). 
 
• PWS ¶ 1 stated:  “The contractor shall assemble/disassemble & setup all 
government-owned furnishings . . . as well as setup and connect all 
appliances” (R4, tab 21 at 3); 
• PWS ¶ 1.1.9 stated:  “The contractor shall deliver, assemble/disassemble 
and setup all furnishings, washers/dryers & appliances” (id. at 5); 
• PWS ¶ 1.1.10 specifically directed:  “The contractor shall deliver 
washers and dryers per the [request order].  The contractor shall be 
responsible for supplying a certified installer to insure both water and 
electrical connections are correctly installed and the unit is setup 
correctly” (id.). 
 
The Bid Schedules 
 
3.  The Solicitation included two distinct Bid Schedules:  Attachment 2 for 
Housing and Attachment 3 for Unaccompanied Housing (Dorm).  Both schedules 
utilized a tabular format requiring the contractor to input pricing for various Contract 
Line Item Numbers (CLINs).  (R4, tabs 3-4)  The tables included columns for “Item 
Description,” “Qty” (Quantity), “Unit,” “Unit Price,” and “Total Price.”  Within these 
schedules, “Washer” and “Dryer” were listed as distinct line items, quantified by the 
unit “EA” (Each).  Crucially, neither Bid Schedule contained a separate line item, 
CLIN, or designated sub-contract line item for “installation labor,” “certified 
installer,” “connection,” or “disconnection” services.  Bidders were required to 
provide a single, fully burdened “Unit Price” for each washer or dryer handled.  (R4, 
tabs 3 at 1, 4 at 1) 
  

3 
Lack of Pre-Bid Inquiry 
 
4.  There is no evidence in the record, nor does the appellant allege that it 
submitted any Requests for Information (RFIs) or sought clarification from the 
Contracting Officer regarding how to price the “certified installer” requirement within 
the provided Bid Schedule structure prior to the submission of its bid (see gov’t reply 
at 1; app. opp’n at 1-2). 
 
Administrative Claims and Contracting Officer Final Decisions (COFDs) 
 
5.  During contract performance, a dispute arose regarding whether washer and 
dryer installation was included in the base contract price, prompting the appellant 
to seek additional compensation (R4, tabs 30, 44).  Arctic Swan submitted a document 
dated August 8, 2022, captioned as a “Request for Equitable Adjustment” (R4, tab 30 
at 1).  The document  did not request a contracting officer’s final decision and did not 
contain a claim amount (id. at 1-2).  Because no claim amount was stated, it is unclear 
whether certification was required.  However, the document contained a certification 
stating “I certify that the request is made in good faith, and that the supporting data 
will be provided are accurate and complete to the best of my knowledge and belief” 
(id. at 1).  On September 15, 2022, the contracting officer (CO) issued a Final 
Decision referencing a claim amount of $685,200 and denying it (R4, tab 31).  The 
origin of the claim amount does not appear to be in the record.  Arctic Swan’s appeal 
from that final decision was docketed as ASBCA No. 63510. 
 
6.  On November 7, 2024, following the government’s submission of a Motion 
to Dismiss the Appeal for Lack of Jurisdiction, Arctic Swan submitted what it 
characterized as a “full certified claim” in the amount of $334,213.  This document 
also asked for a CO’s decision and included certification language consistent with that 
required by the Contract Disputes Act (R4, tab 44).  On December 9, 2024, the CO 
issued a Final Decision denying Arctic Swan’s November 7, 2024 claim in its entirety 
(R4, tab 45).  Arctic Swan’s appeal from the second final decision was docketed as 
ASBCA No. 64085.  Both final decisions denied the appellant’s requests for equitable 
adjustment and additional compensation, affirming the government’s position that the 
PWS required the installation and connection of washers and dryers at the unit prices 
established in the contract (R4, tabs 31 at 1-2, 45 at 2-3). 
 
DECISION  
 
I.  Procedural History and Dismissal of ASBCA No. 63510 
 
Before addressing the merits of the summary judgment motion, we must clarify 
the procedural background of the two appeal numbers in this case:  ASBCA 

4 
Nos. 63510 and 64085.  Both appeal numbers relate to the exact same underlying 
dispute, but they were filed at different times. 
 
When Arctic Swan filed its first appeal, ASBCA No. 63510, it had not yet 
submitted a “claim” to the CO that fully complied with the legal requirements.  Under 
the law that governs these contracts (the Contract Disputes Act), submitting a certified 
claim is a strict requirement before this Board has the legal authority (“jurisdiction”) 
to hear an appeal.  M. Maropakis Carpentry, Inc. v. United States, 609 F.3d 1323, 
1327-28 (Fed. Cir. 2010).  Because the initial claim was jurisdictionally deficient, the 
Board did not have jurisdiction over ASBCA No. 63510.  Recognizing this defect, the 
government filed a Motion to Dismiss ASBCA No. 63510. 
 
To fix this missing step, Arctic Swan did exactly what it was supposed to do:  
it submitted a fresh, properly certified claim to the Contracting Officer.  After the CO 
issued a final decision denying that new claim, Arctic Swan appealed again.  That 
second, legally valid appeal became ASBCA No. 64085.  Alternatively, Arctic Swan 
could have attempted to remedy the deficiencies in its August 2022 submission and 
convert the request for equitable adjustment into a claim.  As we interpret Arctic 
Swan’s submission of the November 2024 claim as replacing the August 2022 
submission, the August 2022 submission should have been dismissed. 
 
On September 26, 2025, we issued an order denying the government’s Motion 
to Dismiss ASBCA No. 63510, stating that the motion was “moot” because Arctic 
Swan had cured the problem with its second appeal.  That ruling was an error.  The 
proper legal procedure was to grant the government’s motion and formally dismiss the 
first appeal for lack of jurisdiction.  Ball, Ball & Brosamer, Inc. v. United States, 878 
F.2d 1426, 1428 (Fed. Cir. 1989); Cobeal Consulting Group, ASBCA No. 63815, 25-1 
BCA ¶ 38,742 at 188,340.  This decision corrects that mistake.  Accordingly, the 
government’s Motion to Dismiss ASBCA No. 63510 is granted, and ASBCA 
No. 63510 is dismissed for lack of jurisdiction. 
 
We want to make it absolutely clear that dismissing ASBCA No. 63510 is 
strictly a procedural “housekeeping” matter.  It does not punish Arctic Swan or 
prejudice its rights in any way.  Because Arctic Swan successfully corrected the 
paperwork issue by filing ASBCA No. 64085, all of Arctic Swan’s substantive 
arguments and claims remain fully protected.  The remainder of this decision entirely 
resolves those claims under the valid appeal, ASBCA No. 64085. 
 
II.  The Standard of Review for a Motion for Summary Judgment 
 
Summary judgment is appropriate when the record shows there are no genuine 
issues of material fact and the moving party is entitled to judgment as a matter of law.  
Celotex Corp. v. Catrett, 477 U.S. 317, 322 (1986).  The party requesting summary 

5 
judgment (here, the government) has the initial burden to prove that no such factual 
disputes exist, and the Board must resolve any significant doubt in favor of the party 
opposing the motion.  Mingus Constructors v. United States, 812 F.2d 1387, 1390 
(Fed. Cir. 1987) (citing United States v. Diebold, Inc., 369 U.S. 654, 655 (1962)).  
However, to successfully defeat the motion, the opposing party cannot simply claim 
that the facts conflict; rather, they must point out specific facts showing there is a 
genuine issue that requires a trial.  Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 248 
(1986) (quoting First Nat’l Bank of Ariz. v. Cities Serv. Co., 391 U.S. 253, 288 
(1968)).  Finally, contract interpretation is a question of law, making it an issue that is 
properly resolved through summary judgment.  Varilease Tech. Grp., Inc. v. United 
States, 289 F.3d 795, 798 (Fed. Cir. 2002) (citing Textron Def. Sys. v. Widnall, 143 
F.3d 1465, 1468 (Fed. Cir. 1998)); see also Walsh Grp. Ventures, ASBCA No. 61222, 
20-1 BCA ¶ 37,615 at 182,584. 
 
III.  The Meaning of Contract Terms is a Question of Law, Not Fact 
 
We find that summary judgment is appropriate here because the material facts 
are undisputed, and the appeal turns entirely upon contract interpretation.  Arctic Swan 
attempts to defeat summary judgment by raising several arguments, none of which 
establish a genuine dispute of material fact.  We address each of Arctic Swan’s 
arguments below. 
 
A.  The Contract, Read as a Whole, Mandates Installation 
 
Arctic Swan first argues that summary judgment is precluded because there is a 
factual dispute over whether the PWS terms such as “setup,” “connect,” and “install” 
define a uniform scope of work, or materially different levels of effort, and whether 
the requirement for a “certified installer” created a distinct scope of work requiring 
increased labor (app. opp’n at 2). 
 
This argument fails because the actual text of the contract is undisputed.  The 
disagreement lies solely in the interpretation of those undisputed words.  Under 
established Federal Circuit precedent, the interpretation of contract terms, including 
whether specific words convey different levels of effort, is a question of law, not fact.  
Varilease, 289 F.3d at 798.  The government correctly notes that the Board is tasked 
with determining the legal effect of these terms based on the four corners of the 
document (gov’t mot. at 7).  Therefore, Arctic Swan’s differing interpretation of these 
terms does not create a triable issue of fact. 
 
Arctic Swan argues that the government-furnished bid schedule templates 
define the economic scope of the work.  Specifically, Arctic Swan contends that, 
because the bid schedules only listed “Washer” and “Dryer,” the pricing was strictly 

6 
limited to the transportation and basic handling of the items, not their installation (app. 
opp’n at 2-3). 
  
A bedrock principle of contract interpretation requires that the contract must be 
read as a whole, giving reasonable meaning to all its parts so that no provision is 
rendered useless or superfluous.  Lockheed Martin Aeronautics Co., ASBCA 
No. 62209, 22-1 BCA ¶ 38,178 at 185,419 (citing NVT Techs., Inc. v. United States, 
370 F.3d 1153, 1159 (Fed. Cir. 2004)).  The bid schedules cannot be read in a vacuum.  
Section 1.1.10 of the PWS unambiguously requires the contractor to supply a 
“certified installer” to ensure water and electrical connections are installed correctly 
for washers and dryers (R4, tab 21 at 5).  The only reasonable interpretation of the 
contract, when read as an integrated whole, is that the unit price submitted by Arctic 
Swan for a washer or dryer encompassed all requirements tied to that item in the 
PWS—including delivery, connection, and certified installation (gov’t reply at 2).  
Finding otherwise would render the explicit directives of PWS ¶¶ 1, 1.1.9, and 1.1.10 
meaningless. 
 
B.  There Is No Ambiguity, and Any Ambiguity Would Be Patent 
 
Arctic Swan contends that the interaction between the PWS, which demands 
certified installation labor, and the bid schedule, which groups appliances under 
general unit pricing without separate line items for installation, creates a “latent 
ambiguity,” entitling Arctic Swan to have the ambiguity construed against the 
government (app. opp’n at 3-4). 
 
Arctic Swan’s argument fails at the threshold because the contract is not 
ambiguous.  Contract language is ambiguous only when it is susceptible to more than 
one reasonable interpretation; it is not enough that the parties advance competing 
readings.  NVT Techs., 370 F.3d at 1159; Lebolo-Watts Constructors 01 JV, LLC, 
ASBCA No. 59740 et al., 21-1 BCA ¶ 37,789 at 183,432.  Both proffered 
interpretations must fall within a “zone of reasonableness,” and a party that advances 
an unreasonable interpretation may not invoke the rule of contra proferentem to 
construe the contract against the drafter.  HPI/GSA-3C, LLC v. Perry, 364 F.3d 1327, 
1334 (Fed. Cir. 2004). 
 
As explained above, Arctic Swan’s reading—that its unit prices covered only 
transportation and basic handling and excluded the connection and installation work 
required by PWS ¶¶ 1, 1.1.9, and 1.1.10—is not reasonable, because it can be reached 
only by disregarding three provisions that assigned that work to the contractor and by 
rendering them superfluous.  Because only the government’s interpretation is 
reasonable, the contract is not ambiguous, and the rule of contra proferentem, on 
which Arctic Swan’s latent-ambiguity theory depends, never comes into play. 
 

7 
Even if the interaction between the PWS and the bid schedule created an 
ambiguity, that ambiguity would be patent rather than latent.  A patent ambiguity is an 
obvious omission, inconsistency, or discrepancy of significance.  A contractor can 
discover a patent ambiguity through reasonable and customary care.  A latent 
ambiguity, by contrast, is a hidden defect that is not apparent on the face of the 
contract and cannot be discovered through ordinary care.  Per Aarsleff A/S v. United 
States, 829 F.3d 1303, 1312-13 (Fed. Cir. 2016); Lebolo-Watts, 21-1 BCA ¶ 37,789 
at 183,433. 
 
Arctic Swan now points to what it characterizes as a discrepancy in the contract 
documents.  The PWS expressly required the contractor to supply a “certified 
installer” and to assume liability for water and electrical connections (R4, tab 21 at 5).  
However, the bid schedule provided only a single unit-price line for each washer and 
dryer.  To the extent a bidder was unsure whether to include the cost of the certified 
installer in the unit cost, this conflict would have been obvious on the face of the 
solicitation.  A reasonable contractor reviewing those documents before bidding would 
have recognized the alleged uncertainty about how to price the required certified-
installation labor.  Such a facial discrepancy is a clear example of a patent ambiguity.  
See Triax Pac., Inc. v. West, 130 F.3d 1469, 1474-75 (Fed. Cir. 1997) (applying the 
patent-ambiguity doctrine where a reasonable contractor reviewing the specifications 
before bidding would have recognized the facial inconsistency). 
 
Under the doctrine of patent ambiguity, a contractor has an affirmative duty 
to inquire about such inconsistencies prior to bidding.  Kallidus Techs., ASBCA 
Nos. 61377, 61976, 26-1 BCA ¶ 38,971 at 189,728 (citing Blue & Gold Fleet, L.P. v. 
United States, 492 F.3d 1308, 1313 (Fed. Cir. 2007); NVT Techs., 370 F.3d at 1162)). 
It is undisputed that Arctic Swan did not seek clarification on this pricing structure 
before contract award.  Arctic Swan’s failure to fulfill its duty to inquire precludes it 
from relying on its unilateral interpretation after the fact. 
 
The Board may resolve questions regarding whether a contract is ambiguous, 
and whether such an ambiguity is patent or latent, as matters of law on summary 
judgment.  Certified Constr. Co. of Ky., LLC, ASBCA No. 58782, 15-1 BCA ¶ 36,068 
at  176,130-31 (citing Varilease, 289 F.3d at 798).  Although Arctic Swan points to its 
course of performance and internal pricing intent to support its position, extrinsic 
evidence cannot manufacture an ambiguity where the contract’s plain text allows for 
only one reasonable meaning.  Therefore, Arctic Swan’s latent ambiguity argument 
fails to raise a genuine dispute of material fact and does not preclude summary 
judgment. 
  

8 
C.  Varying Claim Amounts Do Not Alter Contract Interpretation 
 
Finally, Arctic Swan argues that differing dollar amounts referenced in the two 
CO’s Final Decisions ($685,200 versus $334,213) reflect material inconsistencies 
requiring fact-finding (app. opp’n at 4-5). 
 
This argument conflates the administrative processing of a claim with the legal 
interpretation of the contract’s scope.  As the government points out, the varying 
financial amounts claimed or evaluated during the dispute process have no bearing on 
the legal question of whether the PWS required the installation of washers and dryers 
in the first instance (gov’t reply at 2).  Consequently, these monetary discrepancies 
do not constitute a dispute of material fact that would bar summary judgment. 
 
CONCLUSION  
 
There are no genuine disputes of material fact in this appeal.  The plain and 
unambiguous language of the contract required Arctic Swan to connect, install, and 
disconnect washers and dryers, utilizing a certified installer.  To the extent the pricing 
structure in the Bid Schedule created confusion regarding how to bill for this explicitly 
required labor, it constituted a patent ambiguity.  Arctic Swan’s failure to inquire 
about this ambiguity prior to bidding bars its claim for an equitable adjustment.  We 
grant summary judgment in favor of the government and deny the appeal in ASBCA 
No. 64085.  We dismiss ASBCA No. 63510 for lack of jurisdiction. 
 
 Dated:  June 16, 2026 
 
 
 
 
 
 
 
 
 
 
 
KENNETH D. WOODROW 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
 
 
J. REID PROUTY 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 DAVID D’ALESSANDRIS 
Administrative Judge 
Acting Vice Chairman 
Armed Services Board 
of Contract Appeals 

 
9 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 63510, 64085, Appeals of 
Arctic Swan Construction Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  June 16, 2026 
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals