Inland Service Corporation, LLC
Docket: ASBCA 63770
Decision date: 2026-05-21

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE LAUFGRABEN 
ON THE GOVERNMENT’S SUMMARY JUDGMENT MOTION 
 
Under a requirements contract, the government places orders for goods and 
services as needs arise; the order—not the base contract—specifies when the goods 
must be delivered or the service must be completed.  That contract structure governs 
this appeal.  Appellant, Inland Service Corporation, LLC (Inland), holds a 
requirements contract with the United States Army for solid-waste management 
services at Fort Hood, Texas.1  The Army issued an order under that base contract 
directing Inland to construct a new landfill cell within 365 days.  Inland balked: the 
base contract, it argued, said nothing about a deadline, so the Army could not require 
completion in 365 days.  Inland also contends that the Army failed to disclose its 
superior knowledge regarding the completion period at the solicitation phase.  
 
The Army moves for summary judgment.  It contends that the base contract 
allowed the Army to establish the completion period in the order, and that the chosen 
period was consistent with that contract.  The Army also contends that Inland’s 
superior knowledge claim fails because nothing in the solicitation misled Inland about 
 
1 Fort Hood was renamed Fort Cavazos on May 9, 2023, and restored to Fort Hood on 
July 8, 2025.  See Hood renamed to honor an ‘original Phantom Warrior,’ 
available at 
https://www.army.mil/article/287396/hood_renamed_to_honor_an_original_ph
antom_warrior (last visited May 12, 2026).  For simplicity we refer to the base 
as Fort Hood regardless of date. 
Appeal of - )  
 )  
Inland Service Corporation, LLC ) ASBCA No. 63770 
 )  
Under Contract No. W91151-21-D-0006 )  
   
APPEARANCES FOR THE APPELLANT: Johnathan M. Bailey, Esq.  
Kristin E. Zachman, Esq. 
    Cokinos-Young 
    San Antonio, TX 
 
APPEARANCES FOR THE GOVERNMENT: Dana J. Chase, Esq. 
    Army Chief Trial Attorney 
 CPT Sana H. Daniell, JA 
    Trial Attorney 

2 
the completion period, or failed to put Inland on notice to inquire about it—an 
essential element of Inland’s claim. 
 
As explained below, the base contract grants the Army discretion to establish 
the completion period in the order; however, the Army must exercise that discretion in 
a reasonable way.  Inland contends that the Army has not done so.  Although Inland 
raises this point in the context of a constructive or cardinal change claim, its challenge 
to the completion period is substantively a claim for breach of the implied duty of 
good faith and fair dealing.  Because Inland has produced sufficient evidence to show 
a genuine issue of material fact about whether the Army met that duty, we deny 
summary judgment on Inland’s challenge to the completion period.  However, we 
grant the Army’s motion on the superior knowledge claim.  Nothing in the solicitation 
was misleading about the completion period or failed to put Inland on notice to inquire 
about it. 
 
STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTION 
The Base Contract 
 
On May 19, 2021, the Army awarded Contract No. W91151-21-D-0006 (Base 
Contract) to Inland for waste management services at Fort Hood, Texas, effective  
June 1, 2021 (R4, tab 30 at 793-802).2 
 
The Base Contract listed 13 Contract Line Item Numbers (CLINs) for waste 
management services (id. at 795-802).  The CLINs generally fall into two categories.  
Some require ongoing services, which are measured in months.  For instance, 
CLIN 0001 calls for Refuse Collection over a 59-month period, and CLIN 0002 calls 
for Landfill Operations over a 59-month period (id. at 795-96).  Others require 
construction or closure of landfill cells, which are measured in physical units:  
CLIN 0007 calls for closing 696,960 square feet of a designated waste cell; CLIN 
0009 calls for constructing 174,240 square feet of a landfill cell; and CLIN 0011 calls 
for constructing up to 958,320 square feet of a landfill cell (id. at 798-800).  These 
landfill CLINs specify no completion period (see id.). 
 
The Base Contract states that it is “a requirements contract” (R4, tab 30  
at 816-17).  A requirements contract obligates the government to “fill[] all actual 
purchase requirements of designated Government activities for supplies or services 
during a specified contract period (from one contractor), with deliveries or performance 
to be scheduled by placing orders with the contractor.”  FAR 16.503(a), 
REQUIREMENTS CONTRACT.  Consistent with that structure, the Base Contract 
 
2 All references to specific page numbers are to the Bates-labeled pagination.  Any 
prefixes and leading zeros have been removed. 

3 
authorizes performance “only as authorized by orders issued in accordance with the 
Ordering clause,” and obligates Inland to furnish all services “called for by orders issued 
in accordance with the Ordering clause” (R4, tab 30 at 816-17). 
 
The Ordering Clause, FAR 52.216-18, ORDERING (AUG 2020), provides that 
“[a]ny supplies and services to be furnished under this contract shall be ordered by 
issuance of delivery orders or task orders by the individuals or activities designated in 
the Schedule.  Such orders may be issued from 1 June 2021 to 31 May 2026” (id. 
at 815).  The FAR further specifies that each task order must include the “[d]elivery or 
performance schedule”—which we refer to in this decision as the “completion period.”  
FAR 16.505(a)(7)(iv).  Under this structure, the Base Contract defines the CLIN work 
scope, but the task order specifies the completion period. 
 
The Base Contract places several express constraints on the government’s 
discretion to set task order terms.  First, task orders are “subject to the terms and 
conditions of this [Base Contract]” (R4, tab 30 at 815).  Second, if a conflict arises 
between the Base Contract and a task order, the Base Contract controls (id.).  Third, 
the Base Contract permits Inland to reject orders that fall into one of the following 
categories:  (1) an order for supplies or services in an amount less than $100,000; 
(2) an order for a single item in excess of $8 million; (3) an order for a combination of 
items in excess of $10 million; or (4) a series of orders from the same ordering office 
within 30 days that call for quantities exceeding the first or second limits (id.).  The 
Base Contract did not place any constraints on the landfill CLIN completion periods.   
 
The Base Contract also addresses orders issued near the end of the Base 
Contract’s effective period—i.e., May 31, 2026—by providing that any order issued 
during that period and “not completed within that period shall be completed by the 
Contractor within the time specified in the order” (id. at 817).  That provision, like 
FAR 16.505(a)(7)(iv), looks to the task order itself as the source of the applicable 
completion period. 
   
The Task Order 
On April 29, 2022, the Army Contracting Officer issued a task order for 
CLIN 0011, directing Inland to construct a 22-acre landfill cell for a firm fixed price of 
$4,925,764.80 (R4, tab 34, at 832-34) (Task Order).  The Task Order set a 336-day 
completion period, from April 29, 2022, to March 31, 2023 (id. at 834). 
 
Inland acknowledged receipt of the Task Order the same day and requested “a 
few days to review and work on the logistics” (app. supp. R4, tab 2).  Four days later, 
on May 3, 2022, Inland returned a signed copy of the Task Order (app. supp. R4, tab 3).  
Although the signed Task Order required completion in 336 days, Inland’s return email 
stated that it estimated 600 days to complete CLIN 0011 (id.).  That same day, Inland 

4 
provided the Army with a project schedule showing 623 days for completion (app. 
supp. R4, tab 6 at 2). 
 
Although the Army declined to adopt Inland’s proposed 623-day completion 
period, the Army confirmed on May 11, 2022 that it would extend the completion 
period by 29 days—from 336 to 365 days—establishing a revised deadline of April 29, 
2023 (app. supp. R4, tab 7).  The parties modified the Task Order accordingly (R4, 
tab 58 at 903).3  Inland completed the work within the completion period and 
submitted its final invoice on June 2, 2023 (R4, tab 73 at 942; R4, tab 76 at 1125). 
 
Inland Submits A Claim For Additional Costs 
Inland submitted a request for equitable adjustment (REA) to the Army on 
July 26, 2023, asserting that the Base Contract did not require it to complete 
CLIN 0011 in 365 days, so the Army could not impose that requirement in the 
Task Order without paying additional compensation (R4, tab 73 at 972-77).  Inland 
also alleged that the Army failed to disclose superior knowledge about the completion 
period (id. at 978-79).  The Army did not respond to the REA (R4, tab 74 at 1122). 
 
On October 9, 2023, Inland converted its REA into a Contract Disputes Act 
(CDA) claim (id.; R4, tab 75).  The Army denied the claim in a final decision, dated 
November 27, 2023 (R4, tab 74 at 1122; R4, tab 76 at 1126).  Inland appealed on 
November 30, 2023, and the Board docketed the appeal as ASBCA No. 63770 on 
December 4, 2023. 
 
Inland filed a complaint on January 4, 2024.  The complaint reasserts that the 
Base Contract did not require completion of CLIN 0011 within 365 days, so the Army 
could not impose that requirement in the Task Order (compl. ¶¶ 67-69).  The 
complaint also asserts a superior knowledge theory, alleging that the Army failed to 
disclose its intent to require CLIN 0011 completion within 365 days (id. ¶¶ 70-74). 
 
DECISION 
 
We deny the Army’s summary judgment motion as to Inland’s challenge to the 
365-day CLIN 0011 completion period and grant the motion as to the superior 
knowledge claim.  The Base Contract specified no CLIN 0011 completion period, 
thereby providing the Army with discretion to establish it in a task order.  The Army’s 
discretion, however, is subject to the implied duty of good faith and fair dealing, and 
Inland has presented sufficient evidence to raise a genuine issue of material fact about 
whether the Army met that duty in establishing a 365-day completion period.   
 
3 The parties subsequently agreed to another one-month extension to May 31, 2023, 
due to weather-related delays (R4, tab 72 at 940). 

5 
But Inland’s superior knowledge claim does not survive the Army’s motion.  
The undisputed facts show that nothing in the solicitation misled Inland about the 
CLIN 0011 completion period or failed to put Inland on notice to inquire about it.  
 
I. Standard of Review 
 
When deciding a summary judgment motion, the Board looks to Rule 56 of the 
Federal Rules of Civil Procedure for guidance.  Board Rule 7(c)(2).  Summary 
judgment is proper when there are no genuine issues of material fact and the movant is 
entitled to judgment as a matter of law.  F
ED. R. CIV. P. 56(a); Celotex Corp. v. 
Catrett, 477 U.S. 317, 322 (1986); Mingus Constructors, Inc. v. United States, 812 
F.2d 1387, 1390 (Fed. Cir. 1987).  A fact is material if it may affect the outcome of the 
decision.  Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 248-49 (1986). 
 
The movant bears the burden of establishing the absence of any genuine issue 
of material fact.  Celotex, 477 U.S. at 322.  Such facts must be viewed in the light most 
favorable to the non-moving party.  Liberty Lobby, 477 U.S. at 255.  The non-movant 
must set forth specific facts demonstrating the existence of a genuine issue of material 
fact; mere conclusory statements and bare assertions are inadequate.  Mingus, 812 F.2d 
at 1390-91.  The Board’s responsibility at this stage is not “‘to weigh the evidence and 
determine the truth of the matter,’ but rather to ascertain whether material facts are 
disputed and whether there exists any genuine issue for trial.”  Holmes & Narver 
Constructors, Inc., ASBCA Nos. 52429, 52551, 02-1 BCA ¶ 31,849 at 157,393 
(quoting Liberty Lobby, 477 U.S. at 249). 
 
II. Inland’s Challenge To The CLIN 0011 Completion Period Is Best Understood 
As A Claim For Breach Of The Implied Duty Of Good Faith And Fair 
Dealing; Genuine Issues Of Material Fact Preclude Summary Judgment On 
That Claim 
 
Inland frames its challenge to the CLIN 0011 completion period as a claim for 
constructive or cardinal change under the following logic: because the Base Contract 
does not specify the CLIN 0011 completion period, the Base Contract is ambiguous 
about that period and we must consider extrinsic evidence to determine the parties’ 
intent (app. resp. at 31-32).  In Inland’s view, the absence of the CLIN 0011 
completion period in the Base Contract may be interpreted in two ways:  that (1) the 
parties intended for the government to defer Inland’s assessment of a “reasonable, 
realistic, cost-effective period of performance” (id. at 19); or (2) the parties intended 
that the Army would select a reasonable period (id. at 31-32).  Either way, Inland 
argues, the intended completion period under the Base Contract was longer than 
365 days, and by imposing that period, the Army changed the terms of the contract. 
 

6 
But the Base Contract’s silence regarding the CLIN 0011 completion period is 
not an ambiguity.  “An ambiguity exists when there are two reasonable interpretations 
of the language under consideration.”  Classic Site Sols., Inc., ASBCA Nos. 58376, 
58573, 14-1 BCA ¶ 35,647 at 174,551 (quoting Teg-Paradigm Envtl., Inc. v. United 
States, 465 F.3d 1329, 1338 (Fed. Cir. 2006)).  “To show an ambiguity it is not enough 
that the parties differ in their respective interpretations of a contract term . . . Rather, 
both interpretations must fall within a ‘zone of reasonableness.’”  Metric Constructors, 
Inc. v. NASA, 169 F.3d 747, 751 (Fed. Cir. 1999). 
 
Inland has not identified two reasonable interpretations of the Base Contract’s 
silence about the CLIN 0011 completion period.  Inland’s first interpretation is 
unreasonable because nothing in the Base Contract required the Army to defer to 
Inland’s internal pricing assessment, negotiate the completion period, or otherwise 
surrender control over that period to Inland.  The interpretation also conflicts with the 
Base Contract, which grants the Army control over the ordering process, and 
FAR 16.505(a)(7)(iv), which requires the Army to specify the completion period in the 
task order (R4, tab 30 at 815-16). 
 
Inland’s second interpretation points in the right direction, but it repackages the 
implied duty of good faith and fair dealing—an existing constraint on Army 
discretion—as a freestanding “reasonableness” requirement.  The implied duty of good 
faith and fair dealing requires the Army to exercise its discretion reasonably.
4  Thus, 
Inland’s “reasonableness” argument is not a competing interpretation of the Base 
Contract; it is simply a restatement of an existing legal obligation, which cannot 
generate a contract ambiguity.  Because Inland’s argument that the Army must choose 
a reasonable completion period fits more naturally with the implied duty of good faith 
 
4 Although Inland has not made the argument, we recognize that “[w]hen the parties to 
a bargain sufficiently defined to be a contract have not agreed with respect to a 
term which is essential to a determination of their rights and duties, a term 
which is reasonable in the circumstances is supplied by the court.”  Rest. 
(Second) Contracts § 204.  Indeed, this principle may apply if “a contract calls 
for a single performance such as the rendering of a service or the delivery of 
goods,” but no time is specified.  Id. cmt. d.  But this rule does not apply here.  
The parties did not neglect to include the CLIN 0011 completion period (or any 
other CLIN completion period) in the Base Contract; rather, the Base Contract 
grants the Army discretion to establish that period in the task order.  The 
controlling constraints on that discretion are the express contractual limitations 
and the implied duty of good faith and fair dealing, not section 204. 
 

7 
and fair dealing framework, we analyze it under that framework.5  As demonstrated 
below, Inland has produced enough evidence to survive summary judgment on a claim 
for breach of the implied duty of good faith and fair dealing. 
 
The implied duty of good faith and fair dealing obligates each party “not to 
interfere with the other party’s performance and not to act so as to destroy the 
reasonable expectations of the other party regarding the fruits of the contract.”  Dobyns 
v. United States, 915 F.3d 733, 739 (Fed. Cir. 2019) (quoting Centex Corp. v. 
United States, 395 F.3d 1283, 1304 (Fed. Cir. 2005)).  The duty must be “keyed to the 
obligations and opportunities established in the contract,” to ensure that it does not 
alter the parties’ intended bargain.  Id. (quoting Lakeshore Eng’g Servs., Inc. v. 
United States, 748 F.3d 1341, 1349 (Fed. Cir. 2014)). 
 
Here, Inland has presented sufficient evidence that, when construed in the light 
most favorable to Inland, supports a claim that the 365-day completion period 
breached the implied duty of good faith and fair dealing.  Inland’s expectations are tied 
to the Base Contract’s firm-fixed-price structure (see app. resp. at 29).  Under that 
structure, Inland was responsible for its means and methods of performance, and could 
price the work accordingly.  See FAR 16.201-2; Shuey Aircraft, Inc. v. United States, 
3 Cl. Ct. 243, 245 (1983) (contractor is responsible for its means and methods).  Inland 
expected to self-perform certain work and to work in one area at a time (R4, tab 73 at 
979-80).  But to meet the Army’s 365-day completion period, Inland needed to divide 
the construction area into two sub-areas with separate working crews operating 
concurrently and hire a subcontractor—at an increased cost for which Inland now 
seeks compensation (id.; app. resp. at 25).  Whether Inland’s specific expectations are 
reasonable given the terms of the Base Contract, and whether the 365-day completion 
period destroyed those expectations, are genuine issues of material fact that we cannot 
resolve on summary judgment. 
 
 
5 Inland has not presented a certified claim based on a breach of the implied duty of 
good faith and fair dealing, but we still have jurisdiction because the claim is 
related to Inland’s change claim.  See K-Con Bld. Sys., Inc. v. United States, 
778 F.3d 1000, 1005-06 (Fed. Cir. 2015) (claims are separate from one another 
when they assert grounds that are materially different from each other factually 
or legally).  Both the change claim and the implied duty of good faith and fair 
dealing claim assert that in establishing a 365-day completion period, the Army 
did not reasonably exercise its discretion.  The claims are also related in that 
they require us to address the same evidence.  See Red Bobtail Trans, ASBCA 
Nos. 63783, 63784 24-1 BCA ¶ 38,598 at 187,639-40 (matters may be related 
when the same or related evidence will determine the outcome).   
 

8 
Although the Army acknowledges that its discretion is subject to the implied 
duty of good faith and fair dealing, the Army asserts that the 365-day completion 
period complied with that requirement because completing the work within that period 
was neither impossible nor impracticable (gov’t reply br. at 25-26).  But Inland need 
not show that the 365-day completion period was impossible or impracticable to prove 
a breach of the implied duty of good faith and fair dealing.  Rather, the question is 
whether the Army destroyed Inland’s reasonable expectations regarding the fruits of 
the contract by establishing that completion period. 
 
Accordingly, summary judgment is denied on Inland’s challenge to the 365-day 
completion period. 
 
III. Inland Cannot Show That The Army Is Liable For Failing To Disclose Its 
Alleged Superior Knowledge About The CLIN 0011 Completion Period 
 
Inland also contends that the Army is liable for increased costs under a superior 
knowledge theory (compl. ¶¶ 70-74).  To support this theory, Inland must demonstrate 
four elements:  “(1) a contractor undertakes to perform without vital knowledge of a 
fact that affects performance costs or duration, (2) the government was aware the 
contractor had no knowledge of and no reason to obtain such information, (3) any 
contract specification supplied misled the contractor or did not put it on notice to 
inquire, and (4) the government failed to provide the relevant information.”  Meltech 
Corp., ASBCA No. 63556, 25-1 BCA ¶ 38,720 at 188,262 (quoting Scott Timber Co. 
v. United States, 692 F.3d 1365, 1373 (Fed. Cir. 2012)).  “Summary judgment for the 
government is appropriate if undisputed facts show that at least one of the four 
elements is not present[.]”  H&L Contracting LLC, ASBCA No. 63695, 25-1 BCA 
¶ 38,715 at 188,241. 
 
Here, even drawing all inferences in Inland’s favor, no reasonable fact-finder 
could determine that the specifications misled Inland about the CLIN 0011 completion 
period or failed to put Inland on notice to inquire about it.  First, Inland contends that it 
was unaware that the Army intended to require a 365-day period at the solicitation 
phase (app. resp. at 19).  But the solicitation did not specify any completion period.  
The solicitation reserved to the Army the authority to establish completion periods in 
task orders, and said nothing to suggest that authority had been relinquished (R4, tab 3 
at 127; see also FAR 16.505(a)(7)(iv)).  Thus, Inland cannot show that the 
specifications were misleading on the CLIN 0011 completion period or failed to put 
Inland on notice to inquire about it. 
 
Next, Inland emphasizes that “there was not a single indication anywhere in the 
Solicitation that the period of performance for CLIN 0011 would be limited to 
365 days,” and asserts that “all indications were to the contrary” (app. resp. at 19 
(emphasis in original)).  But Inland has identified no indication “to the contrary.”  

9 
Nothing in the solicitation suggested that the Army would defer to Inland’s internal 
assessment of a “reasonable, realistic, and cost-effective” completion period, rather 
than establish that period based on Army needs. 
 
Inland also argues that the Army could have disclosed CLIN-specific 
completion periods in response to a bidder’s question about when a cell would be 
filled (id. at 18-19).  But the bidder asked when construction of the new cell was 
expected to begin, and not how long the awardee would have to complete the work.  
Nothing in the Army’s answer suggested any particular completion period or indicated 
that the Army would defer to the contractor’s internal pricing assumptions in 
establishing that period (R4, tab 13 at 439). 
Finally, Inland asserts that the Base Contract suggested that CLIN 0011 would 
not be constrained by any fiscal-year funding limitation in that it incorporated DFARS 
252.232-7007, LIMITATION OF GOVERNMENT’S OBLIGATION (APR 2014) 
(app. resp. at 18-19).  That provision requires the government to identify CLINs that 
are incrementally funded and specify the amount of the total price presently available 
for payment.  DFARS 252.232-7007(a).  Because the solicitation identified no CLIN 
subject to this provision, Inland states that “the only reasonable conclusion [is] that no 
CLIN would be incrementally funded or otherwise had any kind of funding 
limitations” (app. resp. at 19). 
 
But DFARS 252.232-7007 concerns the amount of funds obligated at a given 
time, not the completion period required by a task order.  No reasonable factfinder 
could conclude that it misled Inland about the CLIN 0011 completion period or failed 
to put Inland on notice to inquire about it. 
 
Finally, additional discovery would not change this result.  Inland proposes 
multiple topics for discovery, including the Army’s intent to require completion in 
365 days, solicitation development, and proposal evaluation (Bailey decl. ¶¶ 7-10).  
But additional discovery into these topics would not affect the outcome because none 
touch on the dispositive issue: whether the Base Contract was misleading about the 
CLIN 0011 completion period or failed to put Inland on notice to inquire about it. 
 
Accordingly, we grant the Army’s summary judgment motion on the superior 
knowledge claim. 
  

10 
CONCLUSION 
 
For these reasons, we deny the Army’s summary judgment motion as to 
Inland’s challenge to the 365-day completion period, and grant the motion as to the 
superior knowledge claim.  Within 21 days of this decision, the parties shall submit a 
proposed schedule for further proceedings. 
 
 Dated:  May 21, 2026 
 
 
 
 
 
 
 
 
 
 
 
ERIC E. LAUFGRABEN 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
 
 
J. REID PROUTY 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 DAVID D’ALESSANDRIS 
Administrative Judge 
Acting Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
  


11 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 63770, Appeal of Inland 
Service Corporation, rendered in conformance with the Board’s Charter. 
 
 Dated:  May 21, 2026 
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals