AISG, Inc.
Docket: ASBCA 58696, ASBCA 59151
Decision date: 2020-03-30

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
Appeals of -- ) 
 ) 
AISG, Inc.  ) ASBCA Nos. 58696, 59151 
  ) 
Under Contract No. W5J9JE-10-C-0039 ) 
 
APPEARANCES FOR THE APPELLANT: Lochlin B. Samples, Esq. 
 Karl Dix, Jr., Esq. 
Parker A. Lewton, Esq. 
 Steven Stuart, Esq. 
 J. Daniel Puckett, Esq., 
  Smith, Currie & Hancock LLP 
  Atlanta, GA 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
  Engineer Chief Trial Attorney 
Rebecca L. Bockman, Esq. 
 Cara M. Mroczek, Esq. 
Aimee L. Rider, Esq. 
   Engineer Trial Attorneys 
   U.S. Army Engineer District, Middle East  
   Winchester, VA 
 
 Edward J. McNaughton, Esq.  
   Engineer Trial Attorney 
   U.S Army Engineer District, Memphis 
  
OPINION BY ADMINISTRATIVE JUDGE KINNER 
 
 Appellant, AISG, Inc. appeals from a decision by an Army Corps of Engineers 
Contracting Officer (CO) which denied its claim for costs incurred before it began 
construction of a police headquarters in eastern Afghanistan.  A hearing of this dispute 
was conducted at the Board, September 10-13, 2018. 
 
FINDINGS OF FACT 
 
 To fulfill a requirement of the Combined Security Transition  
Command-Afghanistan/NATO Training Mission-Afghanistan, the United States 
Army Corps of Engineers (the Corps) contracted with AISG for the design and 
construction of a Uniformed Police District Headquarters (DHQ) and associated 
structures in Sar Hawza, Paktika, Afghanistan (R4, tab 60 at 79; gov’t br. at 1-2).  

2 
The plans for the DHQ are a common design the Corps used for many similar 
facilities (tr. 3/277).  The contract was awarded September 3, 2010 and construction 
was required to be completed within one year.  (R4, tabs 2 at 1, 3, 10)  The diagram 
and photos in the original contract show the construction site, referred to as site #1, 
just outside the perimeter wall of the forward operating base (FOB) (R4, tab 60 
at 1064, 1066-67, 1069-72, 1075).1  Subsequent encroachment on that site by the 
military made it unusable and the Corps was forced to find a new location (gov’t br. 
at 9 ¶ 34; tr. 4/300-04).   
 
 Locating and establishing a new site for the work required several steps, 
including resolution of right-of-entry and land use issues which was delayed by the 
change of the Afghan sub-governor (gov’t br. at 9-11 ¶¶ 35-40, 39 ¶ 132; R4, tab 158 
at 2; tr. 4/304-05).  The difficulties in this and similar real estate efforts made the 
Corps hesitant to consider recommendations to relocate the construction site (gov’t 
br. at 11 n.11; tr. 4/182-83, 233-35). 
 
 Mr. Robert Sokoloski was the Corps’ project engineer for the contract (R4, 
tab 14).  On March 5, 2011, he conducted an investigation of a proposed new 
construction site (id.).  His report of that investigation shows a site close to the village 
of Sar Hawza (id. at 2-3).  He reported that the location he investigated was preferred 
by the local government due to its proximity to the village (id. at 1).  The sub-governor 
requested that the site be located closer for the village (id.).  Mr. Sokoloski provided 
coordinates for the proposed site (id.).  He recommended that location because there 
were “little to no obstructions for construction activities” (id. at 3).  He concluded that 
construction could commence on that site if water was confirmed and no adverse land 
ownership issues arose.  That report, and Mr. Sokoloski’s conclusions, were not 
subsequently finalized or approved by the Corps (gov’t br. at 15 n.16).  Thus, 
Mr. Sokoloski’s report did not establish a new site for the construction. 
 
NATO instructions governed requests for land to support Afghan forces, and 
the appropriate legal authority to occupy the land on which to build Afghan 
infrastructure projects (R4, tabs 118 at 2, 120).  In accordance with NATO 
instructions, the Corps contracted with JQ Builders to perform an assessment of the 
site selected as the new location for the construction (R4, tab 15 at 2).  The May 28, 
2011 report by JQ Builders reflects its understanding that the site assessment was 
following the master plan by the Afghan Ministry of Interior (MOI), (id. at 4).  
                                              
1 The proposed locations for construction identified in the photos and site maps were 
referred to by number.  Site #1 was the original site next to the FOB (app. 
br. at 9 n.6; tr. 1/36, 2/205).  The parties stipulated that three other locations 
were identified:  the Riles/Sokoloski/tab 14 coordinates, site #2 and site #3, 
depicted on the exhibits by color respectively as green, red and blue (tr. 2/22-23, 
203-04). 

3 
JQ Builders was performing the assessment of Afghan government-owned land in 
three police districts (id. at 9).  The site it evaluated for this contract is at the center of 
the police district, with an Afghan National Police (ANP) post at the center of the site 
(id. at 4).   
 
In addition to the ANP post, the site was noted to be “hard rock” and 
considerable cutting and grading would be required to create a buildable site (id. at 5).  
JQ Builders verified that the new site was on property owned by the Afghan 
government by producing documents “signed by all possible government officials and 
local elders” (id.).  The report included copies of those documents in Pashto, Dari and 
English translations (id. at 14-27).  An attachment to the report is the police chief’s 
letter which states that local Shura elders, government officials and the local NATO 
commander visited and selected the site (id. at 15).  The report also stated that “[t]he 
surrounding area around the proposed site is private land; there is no possibility for the 
extension of the proposed site to the surrounding area.  Facility will be constructed 
[within] the border of the Grid Coordinates” (id. at 5).  The photographs 
accompanying the report clearly depict the ANP post at the center of the proposed 
construction site (id. at 29-30).  The parties identified this site as site #2. 
 
 On May 17, 2011 the Corps and Afghan representatives executed a new License 
for Construction for site #2 (R4, tab 116).  The agreement was signed by the Afghan 
Deputy Governor, the sub-governor, the Sar Hawza police commander and the Afghan 
director of Agriculture and Land Department (id. at 14).  The documents provided 
with the JQ Builders report were included with the license to construct (id. at 11-16).  
The site sketch included with the license depicted an ANP post located on the site (id. 
at 14).  AISG did not receive a copy of this license during contract performance 
(tr. 1/97, 4/304-05) nor did AISG ever ask to see the license (tr. 1/292).  
 
Another Corps project engineer, Jeffrey Blackwell, visited the site on June 19-20, 
2011 (R4, tab 16).  Mr. Blackwell met the sub-governor, who confirmed the official 
Afghan support for site #2.  In his report, he explained the new DHQ would be an 
additional facility rather than replacement or enlargement of the ANP post (id. at 1).  He 
understood that, in 2010, the sub-governor and local government officials had requested a 
site near the village (id. at 2).  Mr. Blackwell noted “there is sufficient area for the 
proposed ANP DHQ at this area, once the existing ANP structure is demolished” (id.).  
But he considered the extensive rock at the site to be a condition that had to be 
considered in plans for construction (id. at 3).  Mr. Blackwell believed building at site #2 
would provide an additional ANP facility where one is most needed, closer to the village, 
which was preferred by both local officials and the Army (id. at 4).   
 
On July 15, 2011, the Corps requested a proposal (RFP) from AISG for the 
price to relocate the construction site from site #1 to site #2 (R4, tab 17).  The request 
stated it would be the design-build contractor’s responsibility to provide all necessary 

4 
design documents for site adaptation (id. at 1).  The request included an aerial photo 
with an outline of the site and its coordinates (id. at 3).   
 
AISG’s subsequent proposal to move to site #2 explained that AISG 
management had visited site #2 on July 25, 2011 (R4, tab 114 at 2; tr. 1/57).  Rather 
than describe potential difficulties with the site, the proposal informed the Corps that 
“AISG, Inc. is in agreement with all the terms, conditions and provisions in the RFP 
and agree to furnish any or all items upon which prices are offered at the price set 
opposite each CLIN item” (R4, tab 114 at 1 (emphasis in original)).  AISG described 
how it would construct the police headquarters by removing the ANP post and the 
village wall (id. at 3).  The proposal included pictures showing the boundaries for the 
new site that encompassed the ANP outpost and the bottom corner overlapping the 
corner of the village wall “20-30 meters which will require removal” (id. at 2).  The 
ANP post was described as “HESCO construction” which AISG proposed to 
disassemble to allow the HESCO materials to be reused (id. at 2-3).  The ANP post 
could be disassembled because HESCO walls are wire baskets filled with dirt.  AISG 
described how it would begin construction at the village wall to ensure security for the 
village (id. at 3).   
 
As discussed in the JQ Builder’s report, the company understood the site had 
rock outcroppings which required removal with heavy equipment and leveling to 
prepare the hill upon which the ANP outpost sat for construction (id. at 4).  The 
proposal specifically included “security for site personnel, materials, and life support 
area [LSA] for work force” (id. at 5).  AISG indicated it spoke with Afghan army and 
police commanders who informed it that there were significant insurgent activities in 
that area (id. at 4).  There is no mention in the proposal of concern by the Afghan army 
or police that the ANP did not want its outpost removed.  Nor did AISG indicate that 
anyone from the village informed it that the portion of the wall overlapped by site #2 
should not be removed.   
 
The parties agreed to Modification No. 2 to the contract to relocate the 
construction to site #2 (R4, tabs 3-4).  That modification was intended to include all 
costs to relocate the work (id. at 3).  As in the RFP, the modification noted the design-
build contractor’s responsibility to provide all necessary documents for site adaptation 
(id. at 2).  Mr. Dana Lilly, director of construction, signed Modification No. 2 for 
AISG on January 16, 2012 (id. at 1).  The Corps’ price negotiation memo for 
Modification No. 2 reflects that the parties agreed to eliminate the line item for 
removal of the ANP post because taking down HESCO walls is too minor a task to be 
considered separate from site preparation (R4, tab 167 at 2-3).  The line item for 
removing the village wall was also eliminated when the Corps determined a HESCO 
wall would be built next to the village wall at that spot (id. at 3).  The overlap of the 
construction site with the village wall was not a concern to AISG (tr. 1/163-65).   
 

5 
 Mr. Lilly contacted the newly arrived contracting officer’s representative (COR), 
Mr. Dennis Riles, by email on February 28, 2012 from Kabul (tr. 1/170-71).  First, he sent 
a message to Mr. Riles saying:  “Please be advised that we are planning to arrive by 
helicopter to do a site survey with AISG company President Mr. Carter Andress at 
approximately 1300 to 1400 hrs. today and wish to meet with anyone from your group who 
has oversight to that area and project” (R4, tab 204 at 2).  AISG had not provided advance 
notification of its plan to visit the site.  In the afternoon, Mr. Lilly followed-up his request 
with a telephone call and a second email asking Mr. Riles:  “For conformation purposes, 
can you forward to me the exact coordinates of the site we are going to visit” (id. at 1; see 
tr. 3/301).  It is not clear why that information was not available to AISG either from the 
contract documents, its proposal or AISG management’s visit to the site in July 2011.   
 
Mr. Harry Carter Andress (H.C. Andress), chairman, president and principle 
owner of AISG, made that trip because he occupied a quasi-CEO role in Afghanistan 
while his brother Mr. Kiffer Andress, who was CEO, was focused on contracts in Iraq 
(tr. 1/56).  Mr. H. C. Andress had received the information Mr. Riles had provided in 
response to Mr. Lilly’s email request (tr. 4/294).  He was pleased with the site identified 
by the coordinates Mr. Riles provided because there were no obstructions to 
construction on that terrain (tr. 4/294).  Mr. H. C. Andress was aware that an ANP 
checkpoint was located on the contract site, because AISG had pictures of site #2 from 
its pre-proposal July 2011 visit (tr. 4/295).  He testified that he was aware of a critical 
conflict with the ANP post where AISG was to perform the construction (tr. 1/58, 
4/294-95).  Mr. H. C. Andress asserted that AISG recognized the site was untenable on 
its July 2011 visit and told the Corps at that time (tr. 1/63-64).  There is no other 
evidence that AISG raised a concern about site #2 in 2011.  Upon his return from the 
site visit, Mr. H. C. Andress did not question why the site he visited on February 28, 
2012 contained none of the features that were present at the site specified in the contract 
or described in AISG’s proposal.   
 
Mr. Riles had little recall of his role for this contract.  He never visited the site 
because no work was occurring while he was assigned to the project (tr. 3/281).  
Although Mr. Riles had been in Afghanistan since September 2011, and he was 
appointed as the COR in February 2012, (R4, tab 199), he had no knowledge of events 
relevant to this dispute before his appointment (tr. 3/326-27).  Mr. Riles did not know 
the ANP checkpoint was on site #2 (tr. 3/338-42).   
 
Mr. Riles remembered responding to Mr. Lilly’s morning email on February 28 to 
explain that he could not join the AISG site visit because he would need to coordinate 
with Army force protection officials (tr. 3/296; R4, tab 204 at 2). 2  When responding 
                                              
2 The solicitation contained Federal Acquisition Regulation (FAR) 52.236-27, SITE 
VISIT (CONSTRUCTION) (FEB 1995), which explicitly warned AISG that the 
government would not provide a representative or security for a site visit.  

6 
to Mr. Lilly’s second email, he first looked for the site location information in the 
resident management system (RMS), which the Corps uses to administer the contract  
(tr. 3/289-90, 3/296, 3/336-40; R4, tab 60 at 218).  Finding none, he recalled a site 
assessment, which he thought would have the requested information (tr. 3/296).  He 
found the assessment done by Mr. Sokoloski, from which he extracted coordinates that he 
believed would at least get AISG close to the site (tr. 3/296-97, 336-37, 349; R4, tab 14  
at 1).   
 
His response email to Mr. Lilly stated:  “these are the coordinates as I know 
them” listing the Sokoloski coordinates (R4, tab 204 at 1).  Mr. Riles sent those 
coordinates to AISG for “confirmation purposes” (id.).  He expected AISG to confirm 
the coordinates with the information it possessed and raise any question promptly 
(tr. 3/326).  But, Mr. Riles did not know what location those coordinates reflected or if 
they related to the contract.  He gave the Sokoloski report only a cursory review and 
clearly did not understand that the Sokoloski coordinates did not reflect the 
construction site in the contract.  (Tr. 3/340-43)  Based upon his reliance on the 
Sokoloski coordinates when responding to Mr. Lilly, he directed the AISG project 
manager to the same coordinates in response to a similar inquiry on March 15, 2012 
(R4, tab 227).  Mr. Riles explained that the email from the AISG project manager did 
not explain what AISG was looking for so he simply again referred to the Sokoloski 
coordinates (tr. 3/327).   
 
Mr. Riles and his supervisor, Phil Stavrides, also met Mr. H. C. Andress when 
the AISG representatives arrived at the FOB helicopter landing zone returning from 
their site visit (tr. 3/298-99, 4/293-94).  They met for 35 to 45 minutes (tr. 3/322, 
4/294).  Mr. H. C. Andress did not raise a concern about the construction site in that 
meeting (tr. 3/298-99, 4/294-95).  The conversation was primarily about life support 
issues for AISG employees (tr. 3/298-99, 4/294-95).  Mr. H. C. Andress was exploring 
whether the government would allow AISG personnel to stay on the FOB and to use 
the hospital and eating facilities (tr. 3/298-99).  Mr. Riles did not participate in the life 
support discussion (tr. 3/299).   
 
AISG counsel stipulated that the contractor had internally discussed nine 
different sets of coordinates before using the coordinates that were provided by 
Mr. Riles (tr. 4/112).  It mobilized its subcontractors to yet another location close to site 
#2.  AISG did not recognize that its subcontractors started work on the wrong site until 
April 25-26, 2012, when the Corps project engineer, Jonathan Jenkins, corrected the 
company’s misunderstanding (R4, tab 267 at 2).  An AISG employee, Rock Mikel, then 
selected yet another set of coordinates to shift the work away from the village wall (R4, 
tabs 288-289 at 1).  Those coordinates became site #3, AISG’s preferred site.  The 
                                              
Offerors were expected to inspect the site, which would be done at their risk.  
(R4, tab 60 at 19)   

7 
subcontractor who had been performing leveling and grading laid out site #3 and 
informed the villagers about site #3 (R4, tabs 288, 343 at 44).  On May 10, 2012, 
Mr. Paul Osterhout, an AISG senior project manager, provided those coordinates to 
AISG management personnel as a recommendation for a different project site (R4, 
tab 288).   
 
Mr. Osterhout also forwarded his recommendation for site #3 by email to AISG’s 
new Afghan country manager, Mr. Frank Guffey, on May 10, 2012 (R4, tab 294 at 2, 6-9).  
His recommendation to change the site was based upon the presence of the ANP 
checkpoint and substantial rock formation in site #2 (id. at 4-9).  He recommended that 
changing the site would avoid leveling the hill as well as the difficult construction 
necessary to install the septic tank and leach field due to the rock vein (id. at 7-8).  He 
conveyed that the district police commander supported construction at the recommended 
site (id. at 8-9).  Mr. Osterhout stated AISG’s subcontractor was expected to obtain a letter 
from the district police commander attesting to his support for the new site (id. at 9).  On 
May 11, 2012, Mr. Jenkins informed AISG that the Corps only had authorization from the 
Afghan government to work within the boundaries of the site in its license for construction 
(i.e., site #2) ( id. at 1-2; see also R4, tabs 72, 343 at 2-3).  He warned that obtaining a 
deviation from that license would require a “long tedious process.”  He told them if 
AISG wanted to change the construction site it needed to formulate a request for 
information (RFI) to inquire about such a change (id.).  On May 12, 2012, Mr. Guffey 
asked Mr. K. Andress to prepare an RFI to change the coordinates of the construction site 
(R4, tab 294 at 1).   
 
Despite its interest in obtaining a better site, AISG was late with pre-construction 
submissions required by the contract causing the Corps to issue an interim unsatisfactory 
performance evaluation (R4, tabs 31, 314 at 4).  AISG had difficulty with submittals.  
Among other issues, it had assumed that the coordinates Mr. Riles provided in his 
February and March 2012 emails amended the contract to change the construction site 
(app. br. at 14; R4, tab 158 at 20).  AISG’s accident prevention plan was submitted in 
February, but for the Sokoloski coordinates (tr. 1/136).  AISG should have known 
Mr. Riles did not possess authority to change the contract (R4, tab 199 at 2-3, 6).  
But AISG claimed that it had filed many of the required submittals and it was waiting to 
submit more once the site was changed (R4, tab 343 at 6, 10).  AISG was only interested 
in working on site #3, and it acknowledged in its response to the unsatisfactory rating 
that its mobilization of its subcontractors was at the company’s expense (id.).  The 
Corps, however, was only interested in progress on the contract site and not an attempt 
to change the site (id. at 2-3).   
 
The first RFI submitted by AISG, on May 19, 2012, informed the Corps that 
site #2 included the ANP outpost and overlapped the village wall, as evident in the RFP 
for Modification No. 2 and AISG’s proposal (R4, tab 34 at 12).  AISG stated that the 
Afghan district governor and the police commander agreed that site #3 was a logical 

8 
location on which to build because that would avoid moving village structures and 
paying compensation to the villagers (id.).  That discussion ignored the resolution by the 
parties of that issue during negotiations for Modification No. 2.  AISG also 
recommended site #3 because it would offer better security with more standoff distance 
and its subcontractors had already swept site #3 for unexploded ordinance (id.).  AISG 
had not been authorized to perform work on site #3 because that was outside the limits 
of the license for construction.  The RFI did not state that AISG could not build on site 
#2.  Rather, AISG insisted Mr. Riles had suggested a different site, there would be 
unnecessary costs to work with villagers on site #2, and the ANP post had to be moved 
to use that site (id.).   
 
The Corps’ consideration of AISG’s RFI focused on the limitations established 
by the license for construction (R4, tab 331).  The Corps rejected the move proposed 
by AISG because the license set the coordinates the Corps was required to build 
within, so the Corps concluded it “can’t move site like contractor wants to.”  (Id. at 1)  
The Corps did not appear concerned regarding the village wall because AISG did not 
have to build to the boundaries of the site.  The government did not expect AISG to 
knock down the village wall.  The Corps specifically addressed the wall, not the ANP 
checkpoint.  It was known that during discussions for Modification No. 2 the plan was 
to remove the ANP post as part of the construction (R4, tab 167 at 1-3).3  Thus, the 
government’s only response to the RFI was to confirm the coordinates of site #2, and 
to state “construction can be site-adapted within the footprint” (R4, tab 34 at 13). 
 
Mr. Neil Francis, an AISG vice president, had a similar view.  Following the 
government’s response to RFI 1, Mr. Francis told Mr. Osterhout that the ANP post did 
not present a problem because he expected the ANP to cooperate when they were 
getting a new police station (R4, tab 356 at 3).  Mr. Francis also believed AISG could 
                                              
3 Corps witnesses asserted that AISG could have adapted the construction around the 
ANP outpost by adjusting the order of construction or making accommodations 
for the ANP to continue a road check point (LaRosa deposition 39 declaration 
¶¶ 13-14; tr. 4/168-69, 4/231-34).  That testimony is not credited.  The weight of 
evidence supports the contrary conclusion that the ANP post had to be removed 
to build the DHQ.  That point is stated elsewhere in Mr. La Rosa’s deposition, in 
Mr. Jenkins’ deposition testimony, in the government’s site assessments, in 
AISG’s proposal, and shown in the spatial calculations discussed in cross 
examination of Ms. Chew.  See e.g., tr. 4/233-35; R4, tabs 114, 499.  In fact, 
government counsel acknowledged that site #3 was a better site (tr. 2/206).  Also, 
when pointing out that Mr. La Rosa agreed in his deposition that AISG would 
have to move the ANP outpost to build the DHQ, AISG argues Mr. La Rosa’s 
declaration cannot be considered to offer factual evidence due to numerous 
significant infirmities in form and substance of the affidavit, especially the 
electronic signature of that document (app. reply br. at 6-10).   

9 
adapt around the village wall (id.)  He informed AISG management in a conference 
call that its subcontractor needed to be promptly pushed to start the site layout on site 
#2, to get a scheduler, and to change the well site (id. at 2).  He warned AISG 
personnel that they needed to carefully follow the contract submittal requirements 
(id.).  “Each of you needs to be reading the specifications, drawings, SOW” “every 
free minute of time” (id.).  There was no mention in that conference call that AISG 
could not work on site #2.  There was a concern, however, that construction on site #2 
would be far less profitable for AISG.  Mr. Guffey explained to Mr. Francis and 
Mr. K. Andress, that preparatory work performed by AISG’s subcontractors on site #3 
would have to be redone to work on site #2 (R4, tab 385).  He warned Mr. K. Andress 
that site work on site #2 would be costly and require 65 more days to complete, 
reducing the company’s profits from $1 million to $255 thousand (R4, tabs 370-371). 
 
With AISG’s focus on site #3, the parties began to work at cross purposes.  
While AISG pursued site #3 as its desired construction site, the government was 
expecting progress in accordance with the contract on site #2.  At the time AISG 
submitted RFI 1, the government had sent a letter telling AISG that it had to stop work 
because its mobilization was in violation of the contract when there had been only one 
submittal (R4, tab 314 at 4).  Ignoring the Corps’ expectation that submittals would be 
accomplished for site #2, Mr. Guffey responded that AISG had met the contract 
requirements to start work and it was waiting on the government’s response to RFI 1 
so that it could complete site-specific submittals on site #3.  He informed his 
management that AISG would receive a letter authorizing mobilization once it 
completed submittals after a modification to change the location was approved (R4, 
tab 314 at 1).   
 
This disconnect continued through the summer.  On June 9, 2012, Mr. James Fuquay, 
the Corps quality assurance representative, asked Mr. Osterhout when AISG could start 
construction on site #2 (R4, tab 341 at 2).  In response, Mr. Osterhout stated work on site #2 
was “not tenable” due to the presence of the village wall and the ANP post (id. at 1).  
Mr. Osterhout offered that AISG could begin work within 48 hours if the Corps accepted site 
#3 (id. at 2).  Consistent with the disconnect, Mr. Fuquay replied that site #3 was not being 
considered and “[t]he check point will have to go at some point during construction after you 
get the go ahead and have some structures up.”  (Id. at 1) 
 
Undaunted, AISG submitted its second RFI on August 12, 2012 (R4, tab 43).  
That RFI focused on the presence of the ANP checkpoint and the lack of stand-off 
distance to the village.  AISG stated the district commander and police commander 
agreed that site #3 was the logical place to construct the DHQ (id. at 1).  To support its 
request, AISG provided letters from the district commander, the district chief and 
district residents (id. at 6, 8, 10).  The letters from the Afghan officials echoed AISG’s 
preference to use a location its subcontractor had begun to prepare.  The letter from the 
residents states their desire that the new construction not interfere with the village 

10 
bazaar.  (Id.)  Unsurprisingly, the Corps’ response reiterated that the DHQ must be 
constructed within the boundaries set in the contract because the Corps did not have 
authority to deviate from the limits set in its license to construct (id. at 1).    
 
 The Corps clearly had no intention of undertaking the process to obtain a 
license from Afghan authorities for another construction site.  To the contrary, the 
Corps continued to pursue progress in accordance with the contract on site #2.  On 
August 6, 2012, it issued a cure notice to AISG for its failure to complete the required 
submittals since Modification No. 2 in October 2011.  On the date of the cure notice, 
only 32 days remained in the performance period.  (R4, tab 42)  AISG responded to 
that notice arguing that it had completed the majority of the submittals and it was 
waiting for a response from the Afghan MOI to change the site.  Apparently 
recognizing its obligations under the contract, AISG also promised to build on site #2 
if the Corps would not reconsider its rejection of the prior RFIs.  But the company 
again told the Corps that local Afghan “customers could severely disrupt the 
construction.”  (R4, tab 44)  Nonetheless, following a meeting with the CO, AISG 
submitted a recovery schedule to reflect its ability to complete the contract (R4, 
tab 486).  Listed under demolition and grading on that schedule, AISG planned for the 
demolition of the ANP post (id. at 30).  The plan also acknowledged that the prior 
work on site #3 was not authorized (id. at 33). 
 
 On August 29, 2012, AISG submitted its third RFI (R4, tab 45).  AISG 
reiterated that a corner of site #2 overlapped the village wall and “there was a risk of 
incurring unnecessary resentment from the Village” residents and Afghan officials if 
construction occurred on that site (id. at 1).  AISG provided a certification from the 
Afghan MOI that site #3 was Afghan government property with no private ownership 
claims, which authorized the Corps to proceed with construction of the DHQ on that 
site (id. at 6).  The Corps’ response informed AISG that it was preparing an RFP to 
move to site #3 (id. at 17).  The Corps issued the RFP to relocate the construction to 
site #3, and Modification No. 7 as a no-cost change with a 393-day extension (R4,  
tabs 9, 46, 626).  The reason given in the Corps’ basic change document is that “[t]he 
original site conflicts with existing buildings, an ANP checkpoint, perimeter wall, 
access road, etc.  A revised location is necessary to continue construction without 
interfering with existing structures and the local village” (R4, tab 593). 
 
 On April 2, 2013, AISG submitted a claim seeking $700,300.54 for delay costs 
it incurred between the denial of its first request to move the site in May 2012, and the 
end of December 2012, when the Corps agreed to move the construction to site #3 
(app. br. at 3 n.1; R4, tabs 54, 54-C, 56).  The delay costs consist of direct costs to 
maintain the LSA on the site during that 8-month period (app. br. 25-28,  
37-41).  AISG appealed to this Board on June 12, 2013, asserting a deemed denial of 
its claim.  That appeal was docketed as ASBCA No. 58696.  The Corps issued a final 

11 
decision denying the claim on February 8, 2014.  AISG appealed the final decision, 
which was docketed as ASBCA No. 59151 and consolidated with ASBCA No. 58696. 
 
DECISION 
 AISG cannot recover the costs requested in its claim because it has failed to 
prove government responsibility for the amounts incurred during that time 
period.  There is no legal theory upon which AISG can support its claim. 
 
 A. AISG was not denied access to the work site. 
 
AISG’s claim rests upon allegations that the Corps had not obtained 
authorization for construction on site #2 (app. br. at 1, 5, 8, 11-13, 20-21, 31-32, 35) 
and that it could not gain access to site #2 due to the presence of the ANP post (app. 
br. at 4, 13-14, 18).  AISG has the burden of proving the fundamental facts of liability 
and damages.  Wilner v. United States, 24 F.3d 1397, 1401 (Fed. Cir. 1994) (en banc), 
accord J.C. Equipment, ASBCA No. 51321, 02-1 BCA ¶ 31,810 at 157,156.  AISG 
fails to meet its burden regarding authorization because the Corps had secured a license 
to build the DHQ on site #2.  AISG failed to present any evidence of any infirmity in 
the Corps’ fully executed license, much less that it was invalid.  Mr. Guffey presumed 
the Corps did not have a license, yet he never asked to see the license the Corps referred 
to or even for an explanation of why the Corps insisted construction could only occur 
on site #2 (tr. 1/292).  AISG’s allegations that the Corps procured that license by deceit 
or that the license did not authorize continuous access to the site for three years are 
specious and unsupported.  The Corps reasonably relied upon the license it received 
from the Afghan MOI to expect AISG to perform the contract on that site.   
 
AISG did not prove the ANP or other Afghans prevented AISG from entering 
site #2 to perform the work.  The underlying premise of AISG’s RFIs and subsequent 
claim is that opposition by the local residents or even the ANP could have become 
violent (tr. 1/290-91).  In its RFIs, AISG proposed the possibility that Afghan residents 
or the ANP would violently object to the work of the contract.  Those suggestions 
were no more than supposition based on such an incident that had occurred at another 
site.  In contrast, AISG did not encounter physical interference at site #2 (tr. 1/238).  
This is not to say that the location of the project was not a violent dangerous place, but 
there is no evidence that AISG attempted to perform at site #2, that the residents or 
police were asked to cooperate or that AISG employees asked the Afghans to honor 
the prior license much less that attempts by AISG to perform at site #2 were rebutted 
by the Afghans.  AISG’s RFIs reflect this as well.  The RFIs did not state that AISG 
could not build the DHQ on site #2.  Rather, each RFI insisted that site #3 was more 
acceptable to the Afghans.  The evidence supports a conclusion that the local Afghans 
may simply have favored the construction plan they were presented by AISG’s Afghan 
subcontractor (R4, tabs 288, 343 at 44; tr. 1/280-82, 292).  In any event, the RFIs did 

12 
not say, and AISG did not prove, that it could not access site #2.  The Corps is not 
liable for additional costs AISG may have incurred waiting for the site it preferred. 
 
Alternatively, AISG argues that the Corps admitted that changing to site #3 was 
necessary because construction on site #2 conflicted with the existing structure (app. 
br. at 2, 23-24; R4, tab 593 at 1-2).  That argument is wrong for two reasons.  First, the 
documents that reflect the Corps’ adoption of site #3 do not support AISG’s argument.  
There was no dispute that site #3 was better suited for construction (app. supp. R4, 
tab 48 at 2).  As described by AISG employees, that site was more level without the 
substantial rock outcroppings present on site #2.  The Corps had not opposed changing 
the work site from site #2 to site #3 based on its suitability for the project.  The Corps’ 
denial of RFIs 1 and 2 was based upon the government’s limited authority to build the 
DHQ within the coordinates obtained in the license for construction from the Afghan 
MOI.  Prior to the new certification obtained by the village residents, neither the Corps 
nor AISG had permission for construction on site #3.  The Corps chose to rely upon 
that newly created agreement with the Afghan MOI.  The Corps’ adoption of site #3 
based on the new Afghan license provided by AISG did not invalidate the prior license 
or undermine the reasonableness of the Corps’ reliance on the earlier license.   
 
Second, although the evidence is not clear on when or how the ANP prevented 
access to site #2, or whether they did as AISG acknowledges, the presence of the ANP 
post was an obvious obstruction to construction on that site.  It was evident in the RFP, 
the contract documents and during AISG’s pre-bid site inspection.  It was equally 
obvious that the ANP could possibly refuse to move from its post on that site.  AISG 
did not inquire with the CO whether the ANP post would affect the availability of  
site #2.  To the contrary, AISG submitted a proposal for Modification No. 2 accepting 
all the terms and conditions of the RFP.  AISG specifically demonstrated in that 
proposal that it could perform the contract on that site.  AISG specifically addressed 
the obstacles present on site #2.  And AISG signed Modification No. 2 with that 
knowledge.  There was no ambiguity regarding the site or the representation made by 
the government.  If there were such a patent ambiguity, AISG would have had a duty 
to inquire about it.  Rather than ask the CO about those obstacles, AISG relied on its 
assumption, that the Corps would remove the ANP occupants.  Having failed to make 
such an inquiry, AISG cannot now recover additional costs caused by that obstacle.   
 
 B. The ANP post was not a differing site condition. 
 
AISG argues that continued occupation of the ANP checkpoint combined with 
the failure of the Corps to obtain permission from the village to tear down its wall 
constituted a differing site condition (app. br. at 32-34).  It also argues, that by 
inclusion of site #2 in Modification No. 2 the Corps warranted access to that site (id. at 
30).  AISG is unable to support either argument.  A differing site condition is a 
physical condition at the site that differs materially from the conditions indicated in the 

13 
contract or an unknown condition at the site of an unusual nature which differs 
materially from those ordinarily encountered in the type of work of the contract.  C.H. 
Hyperbarics, Inc., ASBCA No. 49375 et al., 04-1 BCA ¶ 32,568 at 161,143-144 
(citing G&P Construction Company, Inc., ASBCA No. 49524, 98-1 BCA ¶ 29,457  
at 146,226-227).  AISG provided no evidence by testimony or documents that 
established when or how it was barred entry to site #2.  Even assuming it was 
prevented from entering site #2, it cannot recover because it has not demonstrated that 
the presence of the ANP or the villagers constituted physical conditions that it could 
not anticipate from the terms of the contract, at the time of bidding.  Id.   
 
Moreover, the village wall did not interfere with AISG since it was agreed 
before Modification No. 2 that it would not take that wall down.  AISG made an 
unwarranted assumption that the Corps would remove the ANP force.  AISG’s 
contentions thus fail for lack of proof.  Overstreet Electric Company, Inc., ASBCA 
No. 51654 et al., 00-1 BCA ¶ 30,588 at 151,056-57; Fred A. Arnold, Inc., ASBCA 
Nos. 20150, 22154, 84-3 BCA ¶ 17,624 at 87,848.  Furthermore, having satisfied its 
obligation to provide access to site #2 when it obtained a valid license to that site, the 
government owed AISG no further duty.   
 
Absent fault or negligence or an unqualified warranty on the part of its 
representatives, the Government is not liable for damages resulting from the action 
of third parties.  IAP Worldwide Services, Inc., ASBCA, No. 59397 et al., 17-1 BCA 
¶ 36,763 at 179,161 (quoting Oman-Fischbach Int’l (JV) v. Pirie, 276 F.3d 1380, 1385 
(Fed. Cir. 2002) (citation omitted)).  The government is not liable for acts of the ANP 
unless it assumed that risk in unmistakable terms.  IAP Worldwide at 179,161.  There 
is nothing in the contract which shifted the risk of increased costs caused by the ANP’s 
occupation of the checkpoint on site #2 from AISG to the government. 
  
 C.  The government did not cause AISG’s delay. 
 
AISG claims the government is responsible for the direct costs it incurred 
during the eight month delay between May and December 2012, while waiting for the 
modification to the contract site from site #2 to site #3 (app. br. at 31, 35).  AISG’s 
arguments are incorrect because the government did not cause contract delay during 
that period.  First, as discussed above, the Corps was not obligated to issue a change to 
the construction site because AISG’s proposal promised the contract was performable 
as written.  AISG repeatedly confirmed that it could build the DHQ on site #2 
(tr. 1/238, 284-87, 306, 4/309; R4, tabs 114, 417 at 2).  Second, the government did 
not prevent AISG from performing contract work during that time.  In fact, AISG 
could have begun the required preconstruction submittals in October 2011 (R4, tab 4).  
Accordingly, AISG was not constructively suspended by the government’s refusal to 
modify the construction site.  P.R. Burke Corp. v. United States, 277 F.3d 1346, 
1359-61 (Fed. Cir. 2002).  Finally, AISG recognized that it assumed the risk of the 

14 
costs it incurred resulting from the mobilization of its subcontractors prior to 
submission of the preconstruction submittals (tr. 2/281-82; R4, tab 44).   
 
CONCLUSION 
 
The appeal is denied.  Appellant has not proven facts sufficient to establish 
entitlement to recover its costs.   
 
Dated:  March 30, 2020 
 
         
            
DONALD E. KINNER 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
 
I concur 
 
 
 
 
 
 
 I concur 
 
 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
  
  


15 
I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 58696, 59151, Appeals of 
AISG, Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  March 31, 2020 
 
 
        
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals