Betance Enterprises, Inc.
Docket: ASBCA 63076, ASBCA 63077, ASBCA 63078
Decision date: 2023-01-25

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE STINSON 
ON PARTIES’ CROSS MOTIONS FOR SUMMARY JUDGMENT 
 
 These appeal s present the issue of which party, under task orders to repair or 
replace roofing systems, is responsible for the cost of repairing roofs damaged by 
hailstorms after the contractor began working on the roofs but prior to project 
completion and issuance of the requisite roof warranties, and prior to government 
acceptance of the work.  Appellant Betance Enterprises, Inc. (BEI), appeals from four 
contracting officer’s final decisions dated August 19, 2021, denying BEI’s four claims 
in the amounts of $701,398.73, $380,993.57, $247,929.46, and $387,458.13, totaling 
$1,717,779.89, for additional costs incurred to make repairs to roofs damaged by two 
hailstorms in June and August 2018.  We have jurisdiction pursuant to the Contract 
Disputes Act of 1978, 41 U.S.C. §§7101-7109.
1  The parties submitted cross-motions 
for summary judgment, responses, and reply briefs, for consideration in deciding these 
 
1 On June 15, 2021, we dismissed appeals of four claims previously submitted by BEI 
under these task orders for failure to properly certify the claims.  Betance 
Enters., Inc., ASBCA No. 62819 et al., 21-1 BCA ¶ 37,881 at 183,980 (Betance 
I).   
Appeals of - )  
 )  
Betance Enterprises, Inc. ) 
) 
ASBCA Nos. 63076, 63077, 63078 
  63079 
 )  
Under Contract No. W9128F-16-D-0003 
Task Order No. W9128F-18-F-0032 
Task Order No. W9128F-18-F-0034 
Task Order No. W9128F-18-F-0035 
Task Order No. W9128F-17-F-0152 
) 
) 
) 
) 
) 
 
   
APPEARANCE FOR THE APPELLANT: Dennis C. Gardner, Esq. 
    Ogletree, Deakins, Nash, Smoak  
    & Stewart, P.C. 
    Houston, TX 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
    Engineer Chief Trial Attorney 
 Stacy K. Birkel, Esq. 
    Engineer Trial Attorney 
    U.S. Army Engineer District, Omaha 

2 
 
appeals.2  Appellant also submitted two declarations with attached exhibits.  For the 
reasons stated below, the Board grants the government’s motion for summary 
judgment and denies appellant’s cross-motion. 
 
STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTION 
 
1.  On June 26, 2015, the government issued Solicitation No. W9128F-15-R-
0016 for a firm-fixed-price Design-Build Single Award Task Order Contract (SATOC) 
for construction at Fort Carson, Colorado (R4, tab 1). 
 
 2.  The solicitation included Federal Acquisition Regulation (FAR) 52.236-4, 
PHYSICAL DATA (APR 1984), which provides, in part, “(b) Weather conditions 
shall have been investigated by the Contractor to satisfy himself as to the hazards 
likely to arise therefrom.  Complete weather records and reports may be obtained from 
the local U.S. Weather Bureau.”  (R4, tab 1 at 0227)  
 
 3.  Specification Section 01 35 26, GOVERNMENTAL SAFETY 
REQUIREMENTS, paragraph 1.13, “FACILITY OCCUPANCY CLOSURE,” stated 
that “[s]treets, walks, and other facilities occupied and used by the Government shall 
not be closed or obstructed without written permission from the Contracting Officer” 
(R4, tab 1 at 0313).   
 
 4.  On July 10, 2015, BEI submitted a proposal in response to the solicitation 
(gov’t supp. R4, tab 1).  Under Factor 1, Construction Experience, BEI stated: 
 
Betance has been providing the highest level of 
design/build construction services concurrently throughout 
the CONUS including numerous projects in the Western 
United States, the Rocky Mountain community and 
specifically Fort Carson. 
 
. . .  
 
During the past two (2) years, Betance has successfully 
completed or is currently working on eight (8) projects 
 
2 The government’s motion for summary judgment also included a motion to stay 
proceedings in these appeals, which appellant did not oppose in its response and 
cross-motion for summary judgment.  Accordingly, the Board issued an Order 
dated September 15, 2022, staying proceedings in these appeals. 

3 
 
at Fort Carson Army Post, utilizing the resources and 
strategies of our proposed management approach.  
 
. . . 
 
WHY CHOOSE BETANCE 
 
• Executed over $11.2M in similar services at Ft. Carson in 
the past 2 years 
• Proven DoD provider – in past 3 years, completed $40M 
in renovation projects 
 
(Gov’t supp. R4, tab 1 at 1642) (emphasis in original). 
 
 5.  The government awarded SATOC No. W9128F-16D-0003 to BEI on 
October 29, 2015, for construction at Fort Carson, Colorado, in the maximum amount 
of $49,000,000 (R4, tab 2 at 0393-94).   
 
 6.  The contract incorporated by reference FAR 52.236-7, PERMITS AND 
RESPONSIBILITIES (NOV 1991) (R4, tab 2 at 0409), which provides, in part, the 
contractor shall “be responsible for all materials delivered and work performed until 
completion and acceptance of the entire work, except for any completed unit of work 
which may have been accepted under the contract.”  48 C.F.R. § 52.236-7. 
 
 7.  The contract incorporated by reference FAR 52.236-11, USE AND 
POSSESSION PRIOR TO COMPLETION (APR 1984) (R4, tab 2 at 0409), which 
provides: 
(a) The Government shall have the right to take possession 
of or use any completed or partially completed part of the 
work.  Before taking possession of or using any work, the 
Contracting Officer shall furnish the Contractor a list of 
items of work remaining to be performed or corrected on 
those portions of the work that the Government intends to 
take possession of or use.  However, failure of the 
Contracting Officer to list any item of work shall not 
relieve the Contractor of responsibility for complying with 
the terms of the contract.  The Government’s possession or 
use shall not be deemed an acceptance of any work under 
the contract. 
 
(b) While the Government has such possession or use, the 
Contractor shall be relieved of the responsibility for the 
loss of or damage to the work resulting from the 

4 
 
Government’s possession or use, notwithstanding the terms 
of the clause in this contract entitled “Permits and 
Responsibilities.”  If prior possession or use by the 
Government delays the progress of the work or causes 
additional expense to the Contractor, an equitable 
adjustment shall be made in the contract price or the time 
of completion, and the contract shall be modified in 
writing accordingly. 
 
48 C.F.R. § 52.236-11. 
 
 8.  In July 2017, the government issued Solicitation No. W9128F-16-D-0003 
RFP 38, Wind Damage Repair Package VI, for roof repairs on Buildings 1160, 1231, 
1390, 1680, 2390, 2429, 2605, 6215, 8021, 9249, 9418, R0518B, R0518D, and 
RG035B (R4, tab 5 at 0475, 0481-0482).  In September 2017, the government issued:  
(1) Solicitation No. W9128F-16-D-0003 RFP 43 for roof replacement on Buildings 
1352, 1551, and 1851 (R4, tab 16); (2) Solicitation No. W9128F-16-D-0003 RFP 41 
for roof replacement on Buildings 1030 and 1200 (R4, tab 33); and (3) Solicitation 
No. W9128F-16-D-0003 RFP 42 for roof replacement on Buildings 1526 and 2161 
(R4, tab 50).  The solicitations for each of these four projects identified a mandatory 
performance period of 270 days, 270 days, 210 days, and 210 days, respectively, 
commencing from issuance of the Notice to Proceed (R4, tabs 5 at 0479, 0512 
(RFP 38); 16 at 0696, 0732-33 (RFP 43); 33 at 0982, 1016 (RFP 41);
3 50 at 1222, 
1258, 1260 (RFP 42)).  The specifications for each solicitation contained nearly 
identical warranty requirements regarding roof replacement:   
 
The phased installation of the new PVC roof system shall 
be installed by the contractor in such a manner as to 
maintain a watertight integrity with positive drainage on a 
daily basis and possess a Twenty (20) Year, 99 MPH wind, 
and 1 ½” diameter hail warranty. 
 
The work and materials provided under this task order 
shall be warranted for one year after the work is accepted, 
in addition to applicable Manufacturer’s extended 
 
3 The front page of RFP 41, Standard For 1442, paragraph 11, and the Statement of 
Work, paragraph 1.3.1, state that work must be completed within 210 days after 
issuance of the Notice to Proceed (R4, tab 33 at 0982, 1016).  However, 
paragraph 2.5 of the General Provisions states “[t]he performance period for 
this project will be 270 calendar days from the Notice” (R4, tab 33 at 1018).  
Task Order No. 34, issued pursuant to RFP 41, specified a completion date of 
210 days after issuance of the Notice to Proceed (R4, tab 34 at 1030; SOF ¶ 11). 

5 
 
warranty.  Inspections required to secure a warranty shall 
be conducted at the contractor’s expense. Clean up and 
remove all damaged materials from site. 
 
(R4, tab 5 at 0509-11; see also R4, tabs 16 at 0728, 0730, 0732; 33 at 1014, 1016;  
50 at 1255, 1258)4 
 
 9.  On September 22, 2017, the government awarded a fixed price Task Order 
W9128F17F0152 (Task Order 52) to BEI in the amount of $1,268,180.55 (R4, tab 6 
at 0518).  The scope of work under Task Order 52 was for roof repairs on Buildings 
1160, 1231, 1390, 1680, 2390, 2429, 2605, 6215, 8021, 9249, 9418, R0518B, 
R0518D, and RG035B (R4, tab 6 at 0519-25).  The scope of the project included 
“design and repair of multiple roofs on Fort Carson which incurred severe damages 
during a major wind storm in January of 2017” (R4, tab 6 at 0527).  Task Order 52 
included a performance period of 315 days (R4, tab 6 at 0529) (setting a period of 
performance of September 22, 2017 to August 3, 2018).  The government issued the 
Notice to Proceed on October 10, 2017 (R4, tab 7 at 0534).   
 
 10.  On December 12, 2017, the government awarded a fixed price Task Order 
W9128F18F0032 (Task Order 32) to BEI in the amount of $937,665.65 (R4, tab 17 
at 0740).  The scope of work under Task Order 32 was for roof replacement on 
Buildings 1551, 1851, and 1352 (R4, tab 17 at 0741-42).  The statement of work 
specified “the complete design and replacement of several roofs on Fort Carson which 
are experiencing active leaking or show signs of extreme water penetration and 
damaged to the existing roof membrane” (R4, tab 17 at 0743).  Task Order 32 included 
the same warranty provisions set forth in its corresponding solicitation (R4, tabs 16 
at 0728, 0730, 0732; 17 at 0745, 0747, 0749) and included a performance period of 
270 days (R4, tab 17 at 0750-51).  The government issued the Notice to Proceed on 
January 12, 2018 (R4, tab 18 at 0768).   
 
 11.  On December 14, 2017, the government awarded a fixed price Task Order 
W9128F18F0034 (Task Order 34) to BEI in the amount of $800,147.77 (R4, tab 34 
at 1024).  The scope of work under Task Order 34 was for roof replacement on 
 
4 For all intents and purposes, the warranty provisions were nearly identical.  For 
example, the warranty provision set forth in RFP 42 states:  “[t]he phased 
installation of the new PVC roof system shall be installed by the contractor in 
such a manner as to maintain a watertight integrity with positive drainage on a 
daily basis and possess a Twenty (20) Year (NDL), 99 MPH wind, and 1.5” hail 
manufacturer’s warranty which includes edge metal and flashing (R4, tab 50 
at 1255) (emphasis added to indicate additional language).  Neither party has 
raised any concern regarding the minor differences in the language contained in 
these various warranty provisions.  

6 
 
Buildings 1030 and 1200 (R4, tab 34 at 1025).  The statement of work specified “the 
complete design and replacement of several roofs on Fort Carson which are 
experiencing active leaking or show signs of extreme water penetration and damage to 
the existing roof membrane” (R4, tab 34 at 1026).  Task Order 34 included the same 
warranty provisions set forth in its corresponding solicitation (R4, tabs 33 at 1014, 
1016; 34 at 1028, 1030) and included a performance period of 210 days (R4, tab 34 
at 1030).  The government issued the Notice to Proceed on January 12, 2018 (R4, 
tab 35 at 1047).   
 
 12.  On December 15, 2017, the government awarded fixed price Task Order 
W9128F18F0035 (Task Order 35) to BEI in the amount of $1,177,804.93 (R4, tab 51 
at 1267).  The scope of work under Task Order 35 was for roof replacement on 
Buildings 1526 and 2161 (R4, tab 51 at 1268).  The statement of work specified “the 
complete design and replacement of several roofs on Fort Carson which are 
experiencing active leaking or show signs of extreme water penetration and damage to 
the existing roof membrane”) (R4, tab 51 at 1269).  Task Order 35 included the 
virtually identical warranty provisions set forth in its corresponding solicitation (R4, 
tabs 50 at 1255, 1258; 51 at 1272, 1275) and included a performance period of 
210 days (R4, tab 51 at 1275, 1277).  The government issued the Notice to Proceed on 
January 12, 2018 (R4, tab 52 at 1292).   
 
 13.  On June 13, 2018 and August 6, 2018, Fort Carson experienced hailstorms 
that damaged roof repair and replacement work BEI was performing pursuant to the 
task orders (R4, tabs 30 at 0821-0822, 0929-31; 38 at 1054; 64 at 1345-46, 1453-55).  
 
 14.  By letter dated September 10, 2018, BEI submitted an unsolicited proposal 
under Task Order 34, requesting an extension to the completion date to repair damage 
to Building 1200 caused by the August 6, 2018, hailstorm “and voided 
manufacturer’s warranties for the materials already placed” (R4, tab 42 at 1059).  BEI 
requested a new completion date of December 20, 2018, “based on receiving the claim 
release on before [sic] October 12, 2018” (id.).  The Government accepted 
BEI’s proposal and executed a bilateral modification (A00001) providing an  
86-calendar day, no-cost extension to the completion date, effective  
September 18, 2018 (R4, tab 37 at 1050).  This bilateral modification was signed by the 
Administrative Contracting Officer on September 11, 2018, and by BEI on  
September 13, 2018 (id.). 
 
 15.  By letter dated September 13, 2018, BEI submitted an unsolicited proposal 
under Task Order 35, requesting an extension to the completion date to repair damage 
to Buildings 1526 and 2161 caused by the August 6, 2018, hailstorm “and voided 
manufacturer’s warranties for the materials already placed” (R4, tab 59 at 1303).  BEI 
requested a new completion date of December 20, 2018, “based on receiving the 
insurance claim on or before October 10, 2018[,] for Building 1526 and 2161” (id.).  

7 
 
The Government accepted BEI’s proposal and executed a bilateral modification 
(A00001) that provided an 84-calendar day, no-cost extension to the completion date, 
effective September 24, 2018 (R4, tab 54 at 1295).  Both parties signed this bilateral 
modification on September 17, 2018 (id). 
 
 16.  By letter dated September 19, 2018, BEI submitted an unsolicited proposal 
under Task Order 32, requesting an extension to the completion date to repair damage 
caused by the August 6, 2018, hailstorm to Buildings 1352 and 1551 (R4, tab 25 
at 0780).  BEI requested a new completion date of February 19, 2018, “based on 
receiving the insurance claim on or before October 10, 2018[,] for B. 1352 and 
B.1551” (id.).  The Government accepted BEI’s proposal and executed a bilateral 
modification (A00002) that provided a 123-calendar day, no-cost extension to the 
completion date, effective September 27, 2018 (R4, tab 20 at 0771).  Both parties 
signed this bilateral modification on September 20, 2018 (id.). 
 
 17.  By letters dated February 11, 2019, BEI submitted, under each task order, 
requests for equitable adjustment for additional costs incurred because of hailstorms 
that damaged portions of the roofs being repaired or replaced (R4, tabs 10 at 0549; 
27 at 0798; 44 at 1076; 61 at 1321).  It is undisputed that appellant ultimately installed 
the requisite roof systems “and did obtain the 20-year warranty from the roofing 
system manufacturer” (app. mot. at 18; app. mot. at ex. A, September 12, 2022, 
Betance decl. ¶ 14).   
 
 18.  By letters dated February 17, 2019, BEI submitted, under each task order, 
additional information in support of its requests for equitable adjustment, informing 
the government that its liability insurance carrier had determined it would not 
reimburse BEI for hailstorm damage to the roofs, stating, “this event is not a liability 
insurance claim because Betance had no fault (liability) for the property damage,” and 
that “[t]he event was an act of God, and the damage was not preventable” (R4, tabs 11 
at 0551; 28 at 0800; 45 at 1078; 62 at 1323).  BEI requested from the government that 
it not be held liable for the roof damage and be reimbursed for the costs incurred to 
remove and replace the damaged portions of the roofs (id.).   
 
 19.  By letters dated March 18, 2019, the government denied BEI’s requests for 
an equitable adjustment under each task order, noting that the Government did not 
change any requirements and stating that if BEI disagreed, BEI could submit a request 
for a contracting officer’s final decision pursuant to FAR 52.233-1, Disputes (R4, 
tabs 12 at 0570; 29 at 0818; 46 at 1096; 63 at 1342). 
 
 20.  BEI submitted separate claims under each task order for repair costs it had 
incurred for roof damage caused by the hailstorms, in the following amounts:  Task 
Order 52, $701,398.73 (R4, tab 3 at 0434); Task Order 32, $380,993.57 (R4, tab 14 

8 
 
at 0650); Task Order 34, $247,929.46 (R4, tab 31 at 0936); and Task Order 35, 
$387,458.13 (R4, tab 48 at 1176).5 
 
 21.  By letters dated August 19, 2021, the contracting officer issued final 
decisions denying BEI’s claims submitted on each task order (R4, tabs 4, 15, 32, 49). 
 
 22.  On October 25, 2021, BEI filed with the Board separate notices of appeal 
of each final decision.  
 
Declaration of Michael Betance 
 
 23.  Michael Betance, President of BEI, states that Fort Carson is (1) “located in 
the middle of what is known as ‘Hail Alley’ because this area receives the highest 
frequency of large hail in North America,” (2) that “Colorado can expect three to four 
catastrophic hail storms every year,” and (3) “that in the past ten years, hailstorms in 
Colorado have caused more than $3 billion in insured hail damage” (app. mot. at ex. 
A, September 12, 2022, Betance decl. ¶ 8).  Mr. Betance also states that “[g]iven the 
region’s meteorological history, the Corps knew, or should have known, that a roofing 
specification requiring the system to withstand hail damage from storms with up to 
1.5” diameter hail stones was insufficient and thus defective if it expected the Fort 
Carson roofing systems to actually withstand damage from hail stones in excess of 
1.5” diameter” (id. at ¶ 9).  Mr. Betance also notes that BEI’s corporate office is 
located in Centennial, Colorado (app. mot. at ex. A, September 12, 2022, Betance decl. 
p. 1 preamble).
6 
 
 24.  Mr. Betance states that “[t]he Government directed repair of the roofing 
systems damaged by the hailstorms so that, inter alia, the roofing system manufacturer 
would issue a 20-year extended warranty as described above,” and that “[a]t the time 
of the hailstorms, work on many of the roofing systems were nearly complete. All of 
the roofs were fully functioning roofing systems which the Government had beneficial 
use of on a daily basis” (app. mot. at ex. A, September 12, 2022, Betance decl. ¶¶ 11-
12).  
 
5 The copies of these four claim letters contained in the record are undated.  The 
contracting officer’s final decisions responding to these claims state that the 
letters were received on July 15, 2021 (R4, tabs 4 at 0468; 15 at 0864; 32 
at 0970; 49 at 1210). 
6 According to driving directions obtained on Google Maps, Fort Carson is located  
64 miles south of Centennial, Colorado, on Interstate 25. 

9 
 
DECISION 
 
I.  Standard of Review 
 
 “Summary judgment is appropriate if there is no genuine issue as to any 
material fact and the moving party is entitled to judgment as a matter of law.”  First 
Com. Corp. v. United States, 335 F.3d 1373, 1379 (Fed. Cir. 2003).  “The moving 
party bears the burden of establishing the absence of any genuine issue of material fact 
and all significant doubt over factual issues must be resolved in favor of the party 
opposing summary judgment.”  Mingus Constructors v. United States, 812 F.2d 1387, 
1390 (Fed. Cir. 1987).  A party challenging a motion for summary judgment “‘must 
set forth specific facts showing that there is a genuine issue for trial.’” Anderson v. 
Liberty Lobby, Inc., 477 U.S. 242, 248 (1986) (quoting First Nat’l Bank of Ariz. v. 
Cities Serv. Co., 391 U.S. 253, 288 (1968)).  It does not matter that the parties have 
cross-moved for summary judgment, both claiming that there exists no material issue 
of fact.  Osborne Constr. Co., ASBCA No. 55030, 09-1 BCA ¶ 34,083 at 168,513 
(“[e]ach cross-motion is evaluated separately on its merits, and all reasonable 
inferences are drawn in favor of the defending party; the Board is not bound to ‘grant 
judgment as a matter of law for one side or the other’” (quoting Mingus Constructors, 
812 F.2d at 1391)).   
 
II.  Appellant’s Cross-Motion is Properly Before the Board for Consideration 
 
 Our April 13, 2022, Memorandum of Conference Call and Order, set a deadline 
for the parties to submit dispositive motions by August 26, 2022, noting that the 
“deadline purposely is set at least six months prior to the hearing date to allow the 
Board sufficient time to fully consider any such motions.”  The government filed its 
motion for summary judgment on August 17, 2022, and appellant filed its  
cross-motion for summary judgment on September 14, 2022.  In a footnote to its  
cross-motion for summary judgment, appellant recognizes the August 26, 2022, 
deadline, and states, “[if] necessary, Appellant seeks the Board’s leave to file these 
summary judgment motions” (app. mot. at 5 n.2).  In its reply brief, the government 
argues that appellant’s cross-motion should be denied because it is “untimely” (gov’t 
reply at 2).  According to the government, appellant’s cross-motion was “19 days 
late,” stating that “[t]here is nothing in BEI’s motion that depended on the filing of the 
Government’s motion, and all alleged facts listed in that motion were known to BEI 
before the filing of the Government’s motion” (id.).  Appellant responds, citing our 
decision in ABB Enter. Software, Inc. f/k/a Ventyx, ASBCA No. 60324, 17-1 BCA ¶ 
36,586 at 178,202-203, for the proposition that the proper consideration here is 
whether the “untimely motion would cause prejudice to the other party or was filed in 
bad faith” (app. reply at 4). 
 

10 
 
 The government does not argue that it was prejudiced in any way by the 
appellant’s “late” filing of its cross-motion or that appellant somehow acted in bad 
faith.  Indeed, at the Government’s request, we have stayed proceedings in this appeal 
while the Board considers the parties’ cross-motions (a request which appellant did not 
oppose).  As we recognized in our April 13, 2022, Order, counsel for the government 
previously had informed the Board it was “considering filing a motion for summary 
judgment,” while appellant’s counsel informed the Board appellant “does not 
anticipate filing a dipositive motion.”  Upon receipt of the government’s motion for 
summary judgment, it seems entirely reasonable for appellant to have decided that it 
would file a dispositive motion in response and, therefore, submit a cross-motion on 
issues the government presents in its motion.   
 
 Indeed, the Board encourages the filing of summary judgment motions, for, 
when “[p]roperly employed, summary judgment is a salutary measure designed to 
‘secure [a] just, speedy & inexpensive determination.’” Eaton Cont. Servs., Inc., 
ASBCA No. 52888 et al., 04-1 BCA ¶ 32,536 at 160,916, quoting Celotex Corp. v. 
Catrett, 477 U.S. 317, 322-27 (1986).  Although submitted after our August 26, 2022, 
deadline, appellant’s September 14, 2022, cross-motion was filed with the Board six 
months before the current hearing date of March 13-15, 2023.  We perceive no 
prejudice here and see no reason why we should not consider appellant’s cross-motion 
at this stage of the proceedings.  Appellant’s request for leave to file its cross-motion 
for summary judgment is granted.   
 
III.  Contention of the Parties 
 
 The government requests summary judgment, stating that pursuant to the 
Permits and Responsibilities clause, BEI is responsible for the work performed until 
completion and acceptance by the government, and because the hail damage occurred 
prior to acceptance of the work, BEI was responsible for repairing the damaged roofs 
so that they qualified for and met the roof manufacturer’s warranties (gov’t mot. at 8).  
According to the government, “the Permits and Responsibilities Clause places the risk 
of loss and damage to work prior to completion and acceptance of the entire contract 
squarely on the contractor” (id.).  Specifically, the Permits and Responsibilities clause 
provides, in part, the contractor shall “be responsible for all materials delivered and 
work performed until completion and acceptance of the entire work, except for any 
completed unit of work which may have been accepted under the contract” (SOF ¶ 6).   
 
 The government also argues it “is not liable for damages caused by an act of 
God in the absence of a risk-shifting clause, but [an act of God] is considered to be an 
excusable cause for a failure to perform, entitling a contractor only to a time 
extension” (gov’t mot. at 7).  The government also challenges BEI’s assertion that the 
specifications were defective, thereby excusing the risk of loss and damage placed 
upon the contractor pursuant to the Permits and Responsibilities clause (id. at 10). 

11 
 
 BEI seeks summary judgment, arguing that it is entitled to reimbursement 
pursuant to its REAs “for extra work it was directed to perform by the Government” 
(app. mot. at i).  As support, appellant claims that the government has violated the 
implied duty of good faith and fair dealings in two ways, first by filing its motion for 
summary judgment in these consolidated appeals and filing a motion to dismiss in 
BEI’s previously filed appeals that since have been dismissed by the Board (id. at 3).  
Second, appellant argues it is not “fair dealing” where the Task Orders required (1) 
installation of roof systems with a 1.5” hail tolerance, (2) in an area where there was a 
high risk of hail in excess of 1.5” occurring during the project, (3) utilizing “phased 
construction” to allow the government daily beneficial occupancy, and (4) with the 
expectation that the contractor “assume the responsibility, all of the risk, and all of the 
cost for the damage of a hailstorm that exceed the Government specified limit of 1.5” 
hailstones” (id. at 4-5).  According to appellant, “[t]he logical interpretation of the 
specifications is that the Government assumed the risk for meteorological events in 
excess of the contract specifications and any damage to the roofing systems integrity 
caused by hailstorms producing greater than 1.5” hailstones would be determined to be 
outside of the Contract and warranty agreement” (id. at 4).  Appellant also argues that 
application of FAR 52.236-11 entitles it to the requested equitable adjustment.  In 
addition, appellant alleges entitlement based upon the doctrines of detrimental 
reliance, unjust enrichment, quantum meruit, and quantum valebant based upon facts 
set forth in its “fair dealing” argument, as well as allegations that the government 
“induced” or “directed” appellant to perform work on the hail-damaged roofs (id. 
at 13, 15, 35-36). 
 
IV.  The Permits and Responsibilities Clause Controls the Outcome of These 
Appeals 
 
A.  The Permits and Responsibilities Clause 
 
 The Permits and Responsibilities clause provides that a contractor shall “be 
responsible for all materials delivered and work performed until completion and 
acceptance of the entire work, except for any completed unit of work which may have 
been accepted under the contract” (SOF ¶ 6).  As we held in Tyler Constr. Co., “[t]he 
general rule under the Permits and Responsibilities clause is that the contractor is 
responsible for the contract work until it is completed and accepted,” and “[i]f work in 
process is damaged, the contractor’s responsibility is to restore it without 
compensation.”  ASBCA No. 39365, 91-1 BCA ¶ 23,646 at 118,447
7 (citing John 
McShain, Inc. v. United States, 179 Ct. Cl. 632, 639, 375 F.2d 829, 833 (1967) 
(contractor responsible for repairs to building caused by broken water main even 
though contractor’s work substantially finished and there remained just minor punch 
 
7 Neither party discusses in their respective briefings our decision in Tyler 
Construction or its import. 

12 
 
list items to be corrected); Joseph Becks & Assocs., Inc., ASBCA No. 31126, 
88– 1 BCA ¶ 20,428 at 103,326, aff’d 864 F.2d 150 (Fed. Cir. 1988) (table) (appellant 
responsible for repairs necessitated by fire that damaged materials delivered and work 
performed where appellant failed to meet its burden of proving defective design 
directly caused fire).  
 
B.  FAR 52.236-11, Use and Possession Prior to Completion 
 
 Appellant argues that, notwithstanding the assignment of risk set forth in the 
Permits and Responsibility clause, FAR 52.236-11 is dispositive and “controls” this 
appeal (app. mot. at 7).  Specifically, BEI relies upon paragraph (b) of this clause, 
which provides, in part, “[w]hile the Government has such possession or use, the 
Contractor shall be relieved of the responsibility for the loss of or damage to the work 
resulting from the Government’s possession or use, notwithstanding the terms of the 
clause in this contract entitled Permits and Responsibilities” (id.; SOF ¶ 7).  BEI 
argues that because the government had use and control of the various buildings while 
their roofs were being repaired or replaced, BEI is relieved of the responsibility for 
any loss or damage to the work (app. mot. at 7). 
 
 BEI’s argument ignores the import of the phrase set forth in FAR 52.236-11(b), 
that “[w]hile the Government has such possession or use, the Contractor shall be 
relieved of the responsibility for the loss of or damage to the work resulting from the 
Government’s possession or use” (SOF ¶ 7)(emphasis added).  Appellant proffers no 
explanation of how the government’s possession or use of the buildings here damaged 
the work performed by appellant, and, indeed, there is none.  The government’s 
possession or use of the buildings at issue did not cause the roof damage sustained by 
the hailstorms.  Under these circumstances, the risk of such damage remains on the 
contractor pursuant to the Permits and Responsibilities clause.   
 
 In its reply brief, appellant challenges the government’s reliance upon the 
clause’s limiting language regarding “the loss of or damage to the work resulting from 
the Government’s possession or use,” stating that the government’s argument “is a 
very narrow and unsupported reading of FAR 52.236-11 and doesn’t meet a common 
sense test under the facts present in this appeal” (app. reply at 6-8).  Appellant again 
offers no legal support for its attempt to read the clause’s restrictive language out of 
FAR 52.236-11(b).  As an administrative tribunal, “[w]e construe a regulation in the 
same manner as we construe a statute, by ascertaining its plain meaning.”  Tesoro 
Haw. Corp. v. United States, 405 F.3d 1339, 1346 (Fed. Cir. 2005).  In so doing, we 
“consider the terms in accordance with their common meaning.”  Lockheed Corp. v. 
Widnall, 113 F.3d 1225, 1227 (Fed. Cir. 1997).  “When there is no ambiguity in the 
meaning of the regulation, ‘it is the duty of the courts to enforce it according to 
its obvious terms and not to insert words and phrases so as to incorporate therein a new 
and distinct provision.’”  Tesoro, 405 F.3d at 1347.  Here, FAR 52.236-11(b) contains 

13 
 
no ambiguity.  This provision’s plain, unambiguous language clearly provides that a 
contractor is relieved of responsibility for loss or damage to work where it results from 
the government’s possession or use, i.e., where the government’s possession or use 
causes the loss or damage (SOF ¶ 7).   
 
 BEI’s argument also ignores the import of the phrase set forth in FAR 52.236-
11(a) that “[t]he Government’s possession or use shall not be deemed an acceptance of 
any work under the contract” (id.).  FAR 52.236-11(a) applies equally here.  In Firma 
Tiefbau Meier, ASBCA No. 46951, 95-1 BCA ¶ 27,593 at 137,491, we rejected a 
similar argument alleging government acceptance based upon partial occupancy of a 
building where roof work was being performed.  We held that the contractor’s 
argument “ignores FAR 52.236-11” which provides “in pertinent part:  ‘The 
Government’s possession or use shall not be deemed an acceptance of any work under 
the contract.’”  Id. (citing Tyler Constr., 91-1 BCA ¶ 23,646 at 118,447; see M.C. & D. 
Cap. Corp. v. United States, 948 F.2d 1251, 1255 (Fed. Cir. 1991) (“In the face of this 
provision [FAR 52.236-11(a)], it is difficult to understand MC &D’s argument that the 
government’s taking possession of the work constituted acceptance”).  Accordingly, 
pursuant to the contract’s Permits and Responsibilities clause (SOF ¶ 6), the 
government’s use or possession of the buildings during roof repair or replacement did 
not constitute acceptance of the buildings.   
 
C.  Performance of Task Orders During Traditional Colorado Hail Season 
 
 BEI seeks to shift the risk of damage to the projects onto the government by 
taking issue with how the contract and task orders were structured.  Appellant argues, 
“[i]t is worthy of note that the phased installation to allow continuous use of the 
buildings by the Government during the roof replacements extended the time to do the 
roof replacements which concurrently, extended the time the project worksite was 
exposed to the prospect of adverse weather conditions” (app. mot. at 5 n.2).  BEI 
complains that “the contract specifications on possession and use of the building 
facilities throughout the contract performance period extended the performance period 
into the traditional Colorado hail season – risk that was or should have been known to 
the Government,” and that “[t]his is a risk that flowed directly from the 
Government’s contract requirements and a risk the Government should properly 
assume, not the contractor” (app. reply at 7).   
 
 Appellant identifies as an “uncontested fact” the proposition that “[t]he 
Contract required that the Government have use of the buildings on which new roofs 
were being constructed at all times, i.e. at the end of each workday the newly 
constructed roof had to be fully functioning per the Contract specifications” (app. mot. 
at 9 (citing GSUMF ¶ 2(e))).  Appellant then labels, also as an uncontested fact, the 
suggestion that “[t]he foregoing requirement dictated an incremental construction 
process with the newly constructed portions of the roofing systems being fully 

14 
 
functional and constructed in accordance with the Contract specifications” (id. (citing 
GSUMF ¶ 2(d))).8  Although appellant labels these “uncontested fact,” we note that 
contract interpretation is a question of law.  Textron Def. Sys. v. Widnall, 143 F.3d 
1465, 1468 (Fed. Cir. 1998). 
 
 FAR 52.236-11, specifying the government’s use and possession of the 
buildings during repair, was incorporated into the contract and is a provision to which 
appellant agreed (SOF ¶ 7).  In addition, the solicitations, and resulting task orders, 
specified mandatory performance periods for each task order, and for the use of phased 
construction (SOF ¶¶ 8-12).  Moreover, appellant was required to investigate weather 
conditions to satisfy it “as to the hazards likely to arise therefrom” (SOF ¶ 2).  From 
these requirements, BEI was free to determine how best to perform the work in 
conjunction with these requirements during the time specified, considering factors 
such as weather.  Moreover, BEI was free to decide, in the first instance, whether even 
to submit offers in response to the solicitations.  Having agreed to the terms specified 
in the FAR, the solicitations, and the resulting task orders, appellant cannot now 
properly argue that the terms were unfair or that they entitle appellant to an equitable 
adjustment for having to comply with those terms.  Atterton Painting & Constr., Inc., 
ASBCA No. 31471, 88-1 BCA ¶ 20,478 at 103,580, aff’d sub nom., Atterton Painting 
Constr., Inc., v. United States, 865 F.2d 268 (Fed. Cir. 1988) (rejecting contractor’s 
challenge to contract terms as unfair and stating if “contract is ‘one-sided,’ it is so with 
appellant’s blessing and consent for the contract is a bilaterally-executed document”).   
 
 The fact that the contract specified the government’s right to use and possess 
the buildings while roof work was ongoing did not somehow shift to the government 
the risk of weather damage occurring prior to completion and acceptance of the 
project.  Only after the government accepted the roofs and appellant furnished the 
requisite warranties for each roof was the task order work complete.  By contrast, 
under BEI’s interpretation, taken to its logical extreme, substantial completion would 
occur as soon as appellant began work on the roofs because the government occupied 
the building while work was being performed.  Such an argument strains credulity. 
 
 
8 GSUMF  ¶ 2 does not refer to “an incremental construction process.”  GSUMF ¶ 2(e) 
references specification section 01 35 26, requiring that “[s]treets, walks, and 
other facilities occupied and used by the Government shall not be closed or 
obstructed without written permission from the Contracting Officer” (gov’t 
mot. at 2) (see SOF ¶ 3).  GSUMF ¶ 2(d) references the contract specification 
and task order requirements that “phased installation of the new PVC roof 
system shall be installed by the contractor in such a manner as to maintain a 
watertight integrity with positive drainage on a daily basis and possess a 
Twenty (20) year, 99 MPH wind, and 1 ½” diameter hail warranty” (gov’t mot. 
at 2) (see SOF ¶¶ 8, 10-12). 

15 
 
 To the extent appellant’s claim is based upon the government’s alleged 
knowledge of “the traditional Colorado hail season” (app. reply at 7), it seems a  
self-evident proposition that such weather history is public knowledge.  Regardless, 
Solicitation No. W9128F-15-R-0016 included FAR 52.236-4, which expressly 
required the contractor to investigate weather conditions and satisfy itself “as to the 
hazards likely to arise therefrom,” noting that “[c]omplete weather records and reports 
may be obtained from the local U.S. Weather Bureau” (SOF ¶ 2).  Moreover, 
BEI’s corporate office is in Centennial, Colorado, just 64 miles north of Fort Carson 
(SOF ¶ 23).  Indeed, BEI’s 2015 proposal boasted as part of its construction 
experience “numerous projects in the Western United States, the Rocky Mountain 
community and specifically Fort Carson,” including, in the prior two years, “eight 
(8) projects at Fort Carson Army Post” and “over $11.2M in similar services at Ft. 
Carson” (SOF ¶ 4).  Mr. Betance, in his declaration, detailed his understanding that 
Fort Carson is “located in the middle of what is known as ‘Hail Alley’ because this 
area receives the highest frequency of large hail in North America,” and that 
“Colorado can expect three to four catastrophic hail storms every year” (SOF ¶ 23).  
Appellant does not, and cannot, properly allege that it was unaware of the potential for 
such hailstorms at the project site.   
 
 Appellant does not allege that the government held some special knowledge 
about Colorado weather unknown to BEI, nor would such an argument be availing.  
Spirit Leveling Contractors v. United States, 19 Cl. Ct. 84, 95 (1989) (“Where weather 
conditions have been such that the contractor was on notice of what type of conditions 
to expect during contract performance, the situation will not be considered a differing 
site condition”), citing Tombigbee Constructors v. United States, 420 F.2d 1037, 1043, 
190 Ct. Cl. 615, 625 (1970) (“If confirmation were necessary that the rainfall prior to 
November 19 put plaintiff on notice of possible flooding, it was provided by the 
Weather Bureau records of the rainfall at the Base during the month of November”); 
Hobbs Constr. & Dev., Inc., ASBCA No. 34890, 91-2 BCA ¶ 23,755 at 118,963 (no 
superior knowledge where information is in public domain and equally available to 
both parties).  We reject appellant’s attempt to shift the risk of hailstorm damage to the 
government prior to project completion and acceptance. 
 
 BEI argues that several of the facts set forth in the government’s GSUMF 
constitute “disputed genuine issues of material fact” (app. mot. at 19).  Regarding 
12 of the 22 statements of fact (1, 3, 4-6, 12-13, 18-22), however, appellant states that 
“these ‘undisputed facts’ deal with the formation and content of the Contract and Task 
Orders and they speak for themselves” (id.).  This, obviously, does not create a 
genuine issue of material fact as to those facts.  As for the remaining facts proffered by 
the government, appellant argues that they “contain conclusions or inferences not 
supported by the Statement or are presented without context leading to an incorrect 
interpretation” (id.).  However, arguments regarding the proper conclusions or 
inferences to be drawn from these facts, or the proper context and interpretation of 

16 
 
these facts, in no way establishes the existence of a genuine issue as to the facts 
themselves.  Aviation Enters., Inc., ASBCA No. 34505, 89-3 BCA ¶ 21,995 at 110,600 
(“appellant's mere disagreement is insufficient to create a genuine issue of material 
fact”). 
 
 Appellant also alleges the existence of a genuine issue of material fact, stating, 
“BEI’s phased installation work was fully done in accordance with the Contract 
specifications and at the end of each workday that portion of the roofing system was 
fully functional and eligible for a twenty-year warranty at that time” (app. mot. 
at 19-20).  BEI characterizes this as an “essential fact [ ] which supports BEI’s claims 
for REAs for being required to perform additional work outside the scope of the 
Contract for which it is entitled to fair and just compensation” (id. at 20).  BEI does 
not specify what makes this a genuine issue of material fact.  Appellant points to no 
record evidence or other citation supporting the idea that the roofing system 
manufacturer warranted the roofs on a rolling, daily basis, and, indeed, there is none.  
Even assuming that appellant’s work each day was performed in accordance with the 
contract and the roofing systems remained fully functional, the fact remains that BEI 
did not receive the requisite warranties from the roof manufacturer.  As a matter of 
law, under the Permits and Responsibility clause, the risk of damage to the property 
remained with the contractor until the work was completed, the requisite warranties 
were issued, and the projects were accepted. 
 
 D.  Our Decision in Mike Bradford & Co. Is Not Dispositive of this Appeal 
 
 BEI argues that our decision in Mike Bradford & Co., ASBCA No. 11196, 66-2 
BCA ¶ 5,831, “is dispositive of this appeal” - alleging that the facts in this appeal are 
“perfectly aligned with the Bradford situation” (app. mot. at 5, 10).  Specifically, 
appellant argues that, in Bradford, the Air Force had possession and use of floodlights 
installed by the contractor and was found to have “contractually accepted” the light 
poles “at the time the Government took beneficial possession and use of them” 
relieving the contractor of responsibility for the destruction of the floodlights by a 
hurricane that struck before they were formally accepted (id. at 9).  Appellant relies 
upon that portion of our decision in Bradford, wherein we concluded:  “that the poles 
were constructed according to the contract and were therefore contractually accepted 
at the time the Government took beneficial possession and use of them,” as well as our 
finding that hurricane “winds at the Base were at least from 140 to 160 mph, and 
probably more, and that such wind loads were more than poles of a design meeting the 
contract criteria could resist” (id. at 9). 
 
 Appellant suggests that Bradford applies to th e fact situation here “because it 
acknowledges that final acceptance of a construction project is not dispositive of the 
Government’s avoiding liability for damages to project facilities that have not yet been 

17 
 
fully accepted by the Government” (app. reply at 9).9  In its reply brief, the 
government distinguishes the facts in Bradford, noting that the contractor had fully 
performed the contract and was awaiting final inspection and acceptance of the light 
poles, which was scheduled for the day of the hurricane, and that the Air Force was 
using the poles without authorization (gov’t reply at 12).  Appellant responds, stating, 
“[t]he Government’s attempt to distinguish Bradford’s facts from this appeal’s facts by 
noting ‘the Air Force was using the poles without authorization’ is immaterial.  The 
point is in Bradford and in this appeal, the Government had possession and use of the 
completed portion of the project and, more importantly, the contract specification in 
this matter required the incremental completion of the roof system on a daily basis.”  
(App. reply at 9 n.3).   
 
 Appellant’s argument ignores an important distinction between the contract in 
Bradford and the task orders at issue here.  The contract in Bradford included a 
“Guaranty” clause that provided:  “[a]ll equipment furnished under this section of the 
specifications shall be guaranteed for a period of 1 year from the date of acceptance 
thereof, either for beneficial use or final acceptance, whichever is earlier, against 
defective materials, design, and workmanship.”  Bradford, 66-2 BCA ¶ 5,831 
at 27,101 (emphasis in original).  In contrast, the task orders here included a warranty 
clause stating that “work and materials provided under this task order shall be 
warranted for one year after the work is accepted, in addition to applicable 
Manufacturer’s extended warranty” (SOF ¶¶ 8, 10-12).  Thus, the guarantee clause in 
Bradford provided that the guarantee became operative from the date of acceptance 
“either for beneficial use or final acceptance, whichever is earlier.”  In contrast, the 
warranty clause here specified that it became operative only after acceptance.   
 
 Moreover, in Tyler  Construction, which we discuss above, we rejected a similar 
contractor claim regarding hail-damaged roofing wherein “[a]ppellant assert[ed] that it 
achieved substantial completion of the roof work before the hail damage, and that 
at all times during the course of construction, the buildings were occupied and the 
Government had actual, effective possession and use of the roof.”  91-1 BCA 23,646 
 
9 BEI does not allege that the government formally accepted any of the roofs being 
repaired; instead, appellant argues that “the Government effectively accepted 
BEI’s work incrementally on a daily basis” (app. mot. at 20).  Indeed, 
Mr. Betance does not state that the roofing systems were complete, rather he 
admits that “[a]t the time of the hailstorms, work on many of the roofing 
systems were nearly complete” (SOF ¶ 24).  As such, appellant does not claim 
the existence of a material issue of fact as to whether the buildings were 
complete or whether the government had formal acceptance of the project but 
instead proffers a legal argument that the government, through continued 
possession and use of the buildings, effectively accepted the roofs as a matter of 
law. 

18 
 
at 118,447.  We noted in Tyler Construction that “[o]ccupancy of the space by the 
Government does not necessarily mean that the project or job was completed to the 
extent that it was ready for its intended use,” and that “[i]ndeed, both buildings were 
occupied throughout performance of the contract.”  Id. (citation omitted).  Because the 
contractor failed to allege that final acceptance had occurred, or did in fact occur, we 
held “that the cost of repairing the hail-damaged roofs was the responsibility of the 
contractor” (id.).  Our decision in Tyler Construction applies equally here and certainly 
is more on point than our decision in Bradford.   
 
 E.  Act of God 
 
 Appellant argues against granting summary judgment in favor of the 
government, stating, “the law with respect to what constitutes an act of God is not as 
well settled as the Government in this instance would have us believe and this is an 
issue best left to a full exposition at trial of BEI’s appeal” (app. mot. at 23).  
Appellant’s argument – that the law as to what constitutes an act of God is not well 
settled – does not present a genuine issue of material fact, rather, it presents an issue of 
law.  Appellant’s argument - based upon an issue of law - is insufficient to defeat a 
motion for summary judgment.  APAC-Southeast, Inc., n/k/a Oldcastle S. Grp., 
ASBCA No. 58057, 12-2 BCA ¶ 35,155 at 172,532 (granting motion for summary 
judgment that presented an issue of law).   
 
 BEI cites the Court of Federal Claims decision in Liberian Poplar Transps., 
Inc. v. United States, 26 Cl. Ct. 223, 226 (1992), for the proposition that “[a]n act of 
God encompasses only those acts about which the [party asserting an act of God] 
could have no foreknowledge, could have made no plans to avoid, or could not 
predict” (app. mot. at 23)
10  However, appellant’s reliance upon this decision is 
misplaced, as it was appellant’s liability insurance carrier that deemed the hailstorms 
to be an act of God and, therefore not reimbursable (SOF ¶ 18).  The government 
denied appellant’s claim because contractual provisions assigned the contractor the 
risk of damage during performance.  Moreover, to the extent that the government 
granted appellant additional time to complete the project after the hailstorms, appellant 
benefited from this doctrine’s application.  It is “well-settled that in the absence of 
some risk-shifting clause in the contract the Government is not liable for damages 
caused by an act of God.”  Praxis-Assurance Venture, ASBCA No. 24748, 81-1 BCA 
 
10 BEI cites Sabine Towing & Transp. Co. v. United States, 229 Ct. Cl. 265, 269-270, 
666 F.2d 561, 564 (1981) for the proposition that “[a]n act of God is defined as 
occasioned by an unanticipated grave natural disaster”) (app. mot. at 23).  
However, that case concerns interpreting the term “act of God” in the context of 
how that term was defined in Congressional statute, 33. U.S.C. § 1321, Oil and 
hazardous substance liability.   

19 
 
¶ 15,028 at 74,356-57.11  “While the Government is not liable for damages caused by 
an act of God in the absence of a risk-shifting clause, an act of God is an excusable 
cause for failure to perform.”  Fraya, S.E., ASBCA No. 52222, 02-2 BCA ¶ 31,975 
at 157,950, citing Arundel Corp. v. United States, 103 Ct. Cl. 688, 711-712 (1945), 
cert. denied, 326 U.S. 752, reh. denied, 326 U.S. 808 (1945).   
 
 Appellant seeks to cast its argument in terms of foreseeability, alleging the 
existence of “a genuine issue of material fact” based upon statements contained in 
Mr. Betance’s declaration regarding the foreseeability of hailstorms in Fort Carson, of 
which “the Government knew or should have known” (app. mot. at 23).  However, 
appellant fails to explain how the government’s alleged knowledge of hailstorms in 
Colorado presents a genuine issue of material fact.  We already have rejected 
BEI’s argument seeking to shift the risk of hailstorm damage to the government, based 
upon the government’s alleged knowledge of the potential for bad weather given  
Fort Carson’s location in “Hail Alley.”
12 
 
 F.  Alleged Defective Specifications 
 
 Appellant seeks to avoid the import of the Permits and Responsibilities clause, 
arguing “that the damage or loss [from hailstorms] stems directly from and is 
attributable to a design defect or defective specifications” (app. mot. at 25).  According 
to BEI, “the specification for the Fort Carson roofing systems to withstand hailstorms 
with hailstone diameters up to 1.5" was inadequate to preclude damage from larger 
hailstones” (id. at 26).  In support of its argument, appellant cites our decision in KOO 
Constr., ASBCA Nos. 61389, 61487, 18-1 BCA ¶ 37,119 at 180,670, in which we 
noted that to recover under a claim of defective specifications, the contractor must 
demonstrate that it was misled by the defect, “that it relied on the defect and that the 
defect was not an obvious omission, inconsistency or discrepancy of significance in 
other words, a patent defect-that would have made such reliance unreasonable” (app. 
mot. at 25).   
 
 
11 An example of a risk-shifting clause in a government contract is the differing site 
condition clause.  Serv. Eng’g Co., ASBCA No. 40274, 93-1 BCA ¶ 25,520 
at 127,133.  We note, however, that “weather occurring during contract 
performance, no matter how severe, and other acts of God alone do not fall 
within the provisions of the Differing Site Conditions . . . clause.” Tidewater, 
Inc., ASBCA No. 61076, 18-1 BCA ¶ 37,195 at 181,077. 
12 Indeed, in its reply brief, appellant discusses the well-known occurrence of 
hailstorms in “Hail Alley,” stating that “weather conditions proved true to form 
and large hail was experienced before the entire project was inspected and 
accepted as fully complete” (app. reply at 2) (emphasis added). 

20 
 
 Notwithstanding appellant’s contrary assertion, the requirement that roofing 
systems be able to withstand storms with hailstone diameters up to 1.5” was in no way 
a defective specification.  Indeed, it is undisputed that appellant was able to install roof 
systems as specified in the task orders and “obtain the 20-year warranty from the 
roofing system manufacturer” (SOF ¶ 17).  Moreover, even assuming for the sake of 
argument that the specification was somehow defective, appellant cannot establish that 
the defect was not an obvious omission, inconsistency or discrepancy of significance.  
Appellant was fully aware of the required performance parameters and the conditions 
under which it had to perform the task order work.  MPG West, LLC, ASBCA  
No. 61100 et al., 20-1 BCA ¶ 37,739 at 183,155 (rejecting contractor defective 
specification argument where contractor could not demonstrate the specification 
requirement misled it). 
 
 The decisions cited by appellant in support of its argument are inapposite.  For 
example, appellant cites Phillips Constr. Co. v. United States, 184 Ct. Cl. 249, 394 
F.2d 834 (1968), for the proposition that the government is liable for damage to the 
roofing systems, stating that “the risk for consequences of acts of God does not always 
lay exclusively on the contractor” (app. mot. at 26).  In Phillips, the Court of Claims 
found the government liable for damage to a project caused by heavy rains and the 
government’s defectively-designed site drainage system.  Here, the damage to the 
project was caused by hailstorms, not by a defective government design.  As such, 
BEI’s reliance upon Phillips is misplaced. 
 
 BEI also cites G & C Enters., Inc. v. United States, 55 Fed. Cl. 424, 428-29 
(2003), for the proposition that the government is “not entitled to summary judgment 
predicated on the ‘rights and responsibilities’ provision because the appellant [G & C] 
was entitled to establish at trial that the Army made an express or implied warranty as 
to the project specifications, that those project specifications were defective, and that 
their inadequacy caused the damage to the hanger and fuel dock” (app. mot. at 26).  
However, in G & C Enters., the court granted partial summary judgment to the 
government, holding that the contractor had not established “that a dispute exists as to 
whether the risk of loss rested with the Army at the time of the storm,” and had 
“not cited to precedent that would reinforce its position, nor [had] it pointed to any 
contract provision that suggests risk of loss passes to the Army upon mere use of the 
project facilities.”  55 Fed. Cl. at 428.   
 
 Regarding the contractor’s claim of a breach of warranty regarding the 
sufficiency of the specifications, the court found a material issue of fact and, 
accordingly, denied that portion of the government’s summary judgment motion.  
55 Fed. Cl. at 429.  Here, however, appellant has not alleged a breach of the implied 
warranty of the specifications, let alone established that the specifications here were 
design specifications.  Am. Ordnance LLC, ASBCA No. 54718, 10-1 BCA ¶ 34,386 
at 169,780 (implied warranty of the accuracy of design specifications which “describe 

21 
 
in precise detail the materials to be incorporated and the manner in which the work is 
to be performed”).13  Rather, appellant’s argument is based upon the assertion that the 
specifications were “defective because they did not account for the meteorological 
history of the project site area and their inadequacy lead ultimately to the damage to 
the roofing systems” (app. mot. at 33).  As we already have held, this alleged “defect” 
was readily apparent to appellant when it sought award of the various task orders, and, 
accordingly, BEI cannot properly rely upon it now as a basis for additional costs 
incurred in the performance of the task orders.  Radcliffe Constr. Co., ASBCA  
No. 39367, 92-1 BCA ¶ 24,467 at 122,032 (contract not defective regarding required 
notch depth in masonry wall where “reasonably experienced contractor could have, 
and should have, been able to readily identify the required notch depth by reviewing 
the contract’s pertinent provisions”). 
 
 BEI also relies on our decision in Boeing Co., ASBCA No. 18916, 74-2 BCA ¶ 
10,976 at 52,232 (a contract for aircraft repair), stating that the contract at issue “was 
interpreted to provide for compensation for the storm damage repairs although the 
aircraft had not been finally accepted at [sic] the damage occurred” (app. mot. at 27).  
However, the contract in that appeal included a clause providing that the government’s 
assumption of risk “shall not extend to the first $1,000 of loss or damage resulting 
from each event separately occurring” 74-2 BCA ¶ 10,976 at 52,231.  The Board held 
that “appellant’s method of applying the $1,000 deduction is in accordance with a 
proper construction of the requirements of the clause.”  74-2 BCA ¶ 10,976 at 52,233.  
The government was found liable for the remaining amount.  That is not the situation 
presented here, as the task orders contained no similar risk-shifting provisions based 
upon payment of an initial monetary deduction. 
 
 
13 On this issue, BEI alleges only that its complaint “raises the issue of the 
Government’s knowledge and conduct vis-à-vis the design specifications and 
anticipated weather conditions sufficient to warrant a full exposition of the facts 
at trial of this appeal” (app. mot. at 28).  However, appellant’s complaint 
contains no such allegation that the task orders contained design specifications 
and, indeed, the term “design specification” is not included in the complaint.  
Appellant’s allegation regarding design specifications is supported only by 
argument of counsel, something that is insufficient to “warrant a full exposition 
of the facts at trial of this appeal” (id); see LTV Aerospace & Def. Co., ASBCA 
No. 37571, 89-3 BCA ¶ 22,249 at 111,820 (“We have traditionally taken a dim 
view of motions which rest on factual matters supported only by argument of 
counsel . . . . Appellant’s motion must fail for this reason alone”). 

22 
 
V.  The Government Did Not Violate the Common Law Doctrine of Good Faith 
and Fair Dealing  
 
 A.  The Government’s Motions Practice  
 
 BEI argues that the Board should deny the government’s motion for summary 
judgment, stating that the government’s actions violated “the concepts of good faith 
and fair play” (app. mot. at 2).  Specifically, BEI suggests that the government has 
endeavored to short-circuit the Board’s process and procedures for resolving CDA 
disputes “by misrepresenting the nature and substance of Appellant’s appeal and 
pressing for a favorable disposition of the appeal at a very early stage before the record 
in this matter has had a chance to be fully developed” (id. at 3).
14  As support, BEI 
cites the government’s motion to dismiss for failure to state a claim upon which relief 
can be granted – which the government filed in the previous appeals and the Board 
denied as moot on jurisdictional grounds because appellant had failed to certify its 
claims (id. at 3-4; see Betance I at 183,980).  Appellant also cites the 
government’s pending motion for summary judgment (id. at 3).   
 
 The sting of appellant’s arrow is somewhat dulled, however, by the fact that 
BEI now has submitted a cross-motion for summary judgment during what remains, 
at least according to appellant, “a very early stage” of the proceedings and requested 
leave to file its motion, which we now have granted.  As noted above, summary 
judgment is appropriate as “a salutary measure designed to ‘secure [a] just, speedy & 
inexpensive determination.’” Eaton Cont. Servs., Inc., 04-1 BCA ¶ 32,536 at 160,916. 
 
 The same is true regarding the government filing a motion to dismiss for failure 
to state a claim.  F
ED. R. CIV. P. 12(b)(6) recognizes a party’s right to file a motion for 
failure to state a claim upon which relief can be granted.  In our previous decision, we 
noted that “[a]lthough our rules do not explicitly contemplate this type of motion, we 
do entertain them in accordance with the provision in our Rule 7(a) ‘to secure, to the 
fullest extent practicable, the informal, expeditious and inexpensive resolution of 
appeals.’”  Betance I, at 183,979 (quoting Board Rule 7(a), citing Kandahar Mahali 
Transit Forwarding Ltd., ASBCA No. 62319, 20-1 BCA ¶ 37,635 at 182,725; see 
Sauer Inc., ASBCA No. 62395, 22-1 BCA ¶ 38,080 at 184,927 (“Board Rule 7, which 
sets forth guidance regarding our motions practice, does not specifically list motions to 
 
14 We note that appellant did not oppose the government’s request to stay proceedings 
while the Board considered the parties’ cross-motions, nor did it suggest that 
discovery was needed to support its opposition to the government’s motion for 
summary judgment.  Dongbuk R&U Eng’g Co., ASBCA No. 58300, 12-1 BCA 
¶ 35,389 at 173,638-639 (FED. R. CIV. P. 56(d) “requires that a nonmoving 
party state, by affidavit, the reasons why discovery is needed in order to support 
its opposition to a summary judgment motion”). 

23 
 
dismiss for failure to state a claim, although we do consider such motions”).  
“Dismissal for failure to state a claim upon which relief can be granted is appropriate 
where the facts asserted in the complaint do not entitle the claimant to a legal remedy.”  
Parsons Gov’t Servs., Inc., ASBCA No. 60663, 17-1 BCA ¶ 36,743 at 179,100 (citing 
Lindsay v. United States, 295 F.3d 1252, 1257 (Fed. Cir. 2002).  The government’s 
filing of these motions, clearly permitted by the Federal Rules and this Board’s 
practice and procedures, is in no way evidence of the government’s violating the 
concepts of good faith and fair dealing.  
 
 B.  The Government’s Conduct During Project Performance 
 
 Appellant alleges “[i]t is not ‘fair dealing’ when the Government; (1) requires 
the contractor to install roof system with 1.5” hail tolerance, (2) requires the roof 
system to be part of a ‘phased construction’ so that the new roofing can be essentially 
part of a ‘completed’ roof system on a daily basis so that the Government can receive 
the daily beneficial occupancy and the daily protection from the elements that the roof 
system provides (3) has prior knowledge that there is a reasonable probability based on 
recorded history, and therefore a high risk of hail in excess of 1.5” occurring during 
the period of construction; and then, expects the contractor to assume the 
responsibility, all of the risk, and all of the cost for the damage of a hailstorm that 
exceed the Government specified limit of 1.5” hailstones” (app. mot. at 4-5).  In 
essence, appellant argues that it was not fair for the government to issue task orders 
written in the manner in which they were written, with the attended contractual 
requirements and obligations assigned thereto, which then were agreed upon by the 
contractor.   
 
 We already have addressed this allegation in the context of the contract’s 
requirements, the task orders, and the manner in which these documents established 
the legal responsibilities of the parties and assigned the accompanying risk.  Having 
agreed to the terms specified in the FAR, the solicitations, and the resulting task 
orders, appellant cannot now properly argue that the terms were unfair or that the 
government violated the doctrine of good faith and fair dealing.  Although “[e]very 
contract imposes upon each party a duty of good faith and fair dealing in its 
performance and enforcement,” Metcalf Constr. Co. v. United States, 742 F.3d 984, 
990 (Fed. Cir. 2014) (citation omitted), it is not a violation of the doctrine of good 
faith and fair dealing for the government to enforce the contract as written.  Precision 
Pine & Timber, Inc. v. United States, 596 F.3d 817, 831 (Fed. Cir. 2010) (“The 
implied duty of good faith and fair dealing cannot expand a party’s contractual duties 
beyond those in the express contract or create duties inconsistent with the contract’s 
provisions”).   
 
 Appellant also argues that the government violated the doctrine of good faith 
and fair dealings because BEI first sought recovery through an insurance claim, then 

24 
 
submitted requests for equitable adjustment pursuant to procedures outlined in the 
contract and task orders (app. mot. at 5).  According to BEI, the government’s failure 
to act in good faith and fair dealing “is the heart of this dispute,” stating “[r]ather than 
engage in good faith discussions about the equities of the hailstorm roof repair cost 
compensation, the Government continues to assert a very narrow interpretation of the 
relevant law and an incomplete or inaccurate recitation of the facts applying that law in 
order to avoid paying BEI the fair value for the extra work it was required to perform” 
(app. reply at 1-2).   
 
 “The covenant of good faith and fair dealing ... imposes obligations on both 
contracting parties that include the duty not to interfere with the other party’s 
performance and not to act so as to destroy the reasonable expectations of the other 
party regarding the fruits of the contract.”  Centex Corp. v. United States, 395 F.3d 
1283, 1304 (Fed. Cir. 2005).  It is not a violation of this duty for the government to 
suggest that the contractor follow the contractual procedures and requirements for 
submitting equitable adjustment requests but ultimately decide to deny the request.  If 
such action by the government were a violation of the duty of good faith and fair 
dealing, the government would violate that duty every time it notified a contractor of 
its contractual right to submit a request for equitable adjustment and subsequently 
denied the request.  Obviously, that cannot be the case.   
 
VI.  BEI Has Not Established Entitlement Based Upon Doctrines of  
       Detrimental Reliance, Unjust Enrichment, Quantum Meruit, and Quantum  
       Valebant  
 
 Appellant’s motion devotes less than two pages to its alleged entitlement based 
upon the doctrines of detrimental reliance, unjust enrichment, quantum meruit, and 
quantum valebant, suggesting that BEI was “induced by the Project Officer to 
undertake repairs” and “the Government directed the Appellant to perform additional 
work to repair the storm damage” (app. mot. at 35-36).
15  Regarding detrimental 
 
15 Appellant alleges that the government “directed” it to repair the roofing systems 
damaged by the hailstorms (app. mot. at 1, 10, 13, 17-18, 36), citing as support 
the declaration submitted by Mr. Betance (id. at 9-10, 13, 17-18).  Paragraph 11 
of his declaration states, “[t]he Government directed repair of the roofing 
systems damaged by the hailstorms so that, inter alia, the roofing system 
manufacturer would issue a 20-year extended warranty as described above” 
(SOF ¶ 24).  Appellant offers no other record evidence in support of its 
allegation that the government directed the performance of the repair work, 
other than Mr. Betance’s conclusory statement, which, by itself, is insufficient 
to create a genuine issue of material fact.  Sweats Fashions, Inc. v. Pannill 
Knitting Co., 833 F.2d 1560, 1564 (Fed. Cir. 1987) (“Mere conclusory 
statements and denials do not take on dignity by placing them in affidavit 

25 
 
reliance, appellant dedicates one paragraph to this theory in its motion for summary 
judgment.  Appellant argues, without record citation, that “it was induced by the 
Project Officer to undertake repairs to the storm damaged roofing systems before 
responsibility for paying for the storm damage repairs was established” (app. mot. 
at 35).  Appellant fails to explain how this allegation falls within the purview of 
detrimental reliance.  Appellant fails to identify the “Project Officer,” to whom the 
alleged directions were conveyed, and what specifically was said.  Appellant’s 
argument also ignores that the contract and task order requirements placed the risk of 
loss and damage to the project prior to completion and acceptance squarely upon the 
contractor.  Indeed, as we already have found based upon the express terms and 
conditions of the contract and task orders, appellant is not entitled to relief.  The 
government notes that neither appellant’s claim submitted to the contracting officer, 
nor the complaint, raised this legal theory (gov’t reply at 13).  Accordingly, it is 
questionable whether the claim is properly before us now.  Even assuming we had 
jurisdiction to consider the claim, appellant has failed to allege facts necessary to 
establish that it somehow relied to its detriment upon the government’s actions or is 
entitled to recovery based upon this theory.   
 
 Regarding unjust enrichment, quantum meruit, and quantum valebant, appellant 
cannot properly rely upon these equitable doctrines to justify payment by the 
government.  Jack D. Higgins, ASBCA No. 33086, 87-3 BCA ¶ 20,132 at 101,924 
(“The doctrine of unjust enrichment is an equitable doctrine applied to those situations 
where the rights and liabilities of the parties are not defined in a valid contract”); 
Relyant Glob. LLC, ASBCA Nos. 63024, 63257, 22-1 BCA ¶ 38,205 at 185,539 
(“Recovery in quantum meruit or quantum valebant is typically based on an  
implied-in-law contract, a type of claim that we lack jurisdiction to consider”) 
(emphasis in original). 
 
 VII.  The Government’s Affirmative Defense of Accord and Satisfaction 
 
 Because we find in favor of the government on the issue of appellant’s 
obligations and responsibilities imposed upon it pursuant to the contract and the task 
orders to repair the hail-damaged roofs and provide the requisite roof warranties, we 
need not consider, and do not reach, the government's accord and satisfaction 
argument, or appellant’s responses and various affirmative defenses to that argument. 
  
 
form”); Anis Avasta Constr. Co., ASBCA No. 61926, 20-1 BCA ¶ 37,743 
at 183,164 (“the burden on the movant is not to produce evidence showing the 
absence of a genuine issue of material fact, but to point out that there is an 
absence of evidence to support the nonmoving party’s case”). 

26 
 
CONCLUSION 
 
 We have considered appellant’s remaining arguments and find they have no 
merit.  The government’s motion for summary judgment is granted and appellant’s 
cross-motion for summary judgment is denied.  Accordingly, the appeals are denied. 
 
 Dated:  January 25, 2023 
 
 
 
 
 
 
 
 
 
 
 
 
DAVID B. STINSON 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA Nos. 63076, 63077, 63078, 
63079,
 Appeals of Betance Enterprises, Inc., rendered in conformance with the 
Board’s Charter. 
 
 Dated:  January 25, 2023 
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals