JAAAT Technical Services, LLC
Docket: ASBCA 62373
Decision date: 2022-03-08

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
OPINION BY ADMINISTRATIVE JUDGE SWEET 
 
This appeal involves a task order on a multiple award task order contract 
(MATOC) between the government and JAAAT Technical Services, LLC (JAAAT) 
for the design and construction of a sensitive compartmented information facility 
addition at Fort Gordon, Georgia.  JAAAT argues that the government: (1) 
constructively changed the contract when it required JAAAT to acquire a second 
National Pollution Discharge Elimination System permit (Permit) after the permitting 
authority revoked the first Permit; (2) breached its duty of good faith and fair dealing 
by failing to write a letter opposing the revocation of the first Permit; (3) 
constructively accelerated the completion date by insisting upon the completion of a 
task order within a period shorter than the period that would be allowable due to the 
purportedly excusable Permit and stair tower delays; and (4) failed to reimburse 
JAAAT for its costs to prepare a purported request for equitable adjustment (REA).
1  
After a hearing, we conclude that those arguments are meritless for the reasons 
discussed below.  Therefore, we deny the appeal.    
 
                                              
1 JAAAT voluntarily withdrew its claims regarding interior design and furniture, 
fixtures, and equipment (FF&E) (app. br. at 1).  Thus, we do not address those 
issues. 
Appeal of - )  
 )  
JAAAT Technical Services, LLC ) ASBCA No. 62373 
 )  
Under Contract No. W912HN-10-D-0063 )  
   
APPEARANCES FOR THE APPELLANT: Mr. Rick B. Barnhill 
  Administrator 
 
Andrew T. Bodoh, Esq. 
    Thomas H. Roberts & Associates, P.C. 
    Richmond, VA 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
  Engineer Chief Trial Attorney 
 Laura J. Arnett, Esq. 
Allie E. Vandivier, Esq. 
    Engineer Trial Attorneys 
  U.S. Army Engineer District, Savannah 

2 
 
FINDINGS OF FACT 
 
I. The Contract and Task Order 
 
1. On September 30, 2010, the Corps awarded Contract W912HN-10-D-0063 
(0063 Contract)—a MATOC for design/build or construction type tasks in the South 
Atlantic Division Area—to JAAAT (R4, tab 3.01 at 1,180-82).   
 
2. The 0063 Contract included Federal Acquisition Regulation (FAR) Clause 
52.236- 7, PERMITS AND RESPONSIBILITIES (NOV 1991), which stated that 
“[t]he Contractor shall, without additional expense to the Government, be responsible 
for obtaining any necessary licenses and permits, and for complying with any Federal, 
State, and municipal laws, codes, and regulations applicable to the performance of the 
work” (R4, tab 3.01 at 1,298).   
 
3. The 0063 Contract also included FAR 52.243-4, CHANGES (JUN 2007), 
which entitled JAAAT to an equitable adjustment for any changes to the 0063 
Contract (R4, tab 3.01 at 1,304).   
 
4. On June 18, 2012, the Corps awarded Task Order 0002 (TO 0002) under the 
0063 Contract to JAAAT for the design and construction of a sensitive compartmented 
information facility addition at Fort Gordon, Georgia (Project) (R4, tab 3.04).  
 
5. JAAAT subcontracted work on TO 0002 to Tetra Tech, and its subsidiaries 
Tetra Tech Tesoro and Tetra Tech EAS (stip. ¶ 16).  In particular, JAAAT 
subcontracted with Tetra Tech Tesoro to manage the project (R4, tab 10.04), and 
Tetra Tech EAS to serve as the designer of record (DOR) (tr. 2/113).     
 
6. On July 18, 2012, the government issued a notice to proceed on TO 0002.  
Given the 540-day performance period, that meant that the original contract 
completion date (CCD) was January 9, 2014 (R4, tabs 3.04 at 1,771; 3.05 at 1,778; 
stip. ¶¶ 5-7).  Through various modifications, the parties extended the CCD to 
September 17, 2014 (R4, tabs 5.11-5.13; stip. ¶ 8).  JAAAT substantially completed 
the Project on October 30, 2014, which was 43 days after the revised CCD (stip. ¶¶ 8, 
11-12). 
 
II. Permits 
 A. Standards Governing Permits 
7. Under the Georgia Erosion and Sedimentation Act of 1975 (Act), an operator—
i.e., a contractor (R4, tab 8.10 (Ga. Code § 12-7-3(10.1)))—had to secure a Permit 
from the Local Issuing Authority (LIA) before conducting land-disturbing activities 

3 
 
(id. at § 12-7-7).  In this case, the LIA was the City of Augusta through the 
August/Richmond County Engineering Department (stip.¶ 20). 
 
8. In order to obtain a Permit, the Georgia Soil Water Conservation Commission 
(GSWCC) had to approve an Erosion, Sedimentation, and Pollution Control (E&S or 
ES&PC) plan (stip. ¶ 22). 
 
9. The Act required that all Permit applications be submitted in accordance with 
the statute, rules, regulations, ordinances, and resolutions adopted pursuant to the Act 
(R4, tab 8.10 (Ga. Code § 12-7-9(a))).  In particular, the Act required that all E&S plan 
designers possess Level II training and certification (R4, tab 8.10 at 9,445-46 (Ga. 
Code § 12-7-19(a)(1), (b)(3))). 
 
10. The LIA provided a checklist, which included the requirements that an E&S 
plan had to meet in order for the LIA to approve it (R4, tab 4.37 at 4,984-85, tab 8.04 
at 4,761-62; tr. 2/117-18, 3/37).
2  One item on the checklist was “Level II certification 
number issued by the Commission, signature and seal of the certified Design 
Professional (Signature, seal and Level II number must be on each sheet pertaining to 
ES&PC plan or the Plan will not be reviewed)” (R4, tab 2.01 at 396) (emphasis in 
original).     
 
11. Under the Act, if an LIA granted a Permit, “[t]he permit may be suspended, 
revoked, or modified by the local issuing authority . . . upon a finding that the holder . . 
. is in violation of this chapter or any ordinance, resolution, rule, or regulation adopted 
or promulgated pursuant to this chapter” (R4, tab 8.10 at § 12-7-11(b)).      
 
12. The person submitting the E&S plan or the permit holder could seek review of 
any permit revocation before the Augusta Commission (City of Augusta Soil Erosion, 
Sedimentation, and Pollution Control Ordinance (Ordinance) § IX(A)).
3  After the 
exhaustion of administrative remedies, any person aggrieved by a decision of the LIA 
could obtain de novo review in state court (Ordinance § IX(B)). 
                                              
2 JAAAT now argues that the checklist did not provide the requirements that a Permit 
application had to meet to be approved (app. reply at 2).  However, in the 
contemporaneous correspondence, JAAAT repeatedly conceded that “[t]he 
ES&PC Plan includes a checklist that is required in the submission package.  
The checklist is a step-by-step list of 55 critical items that are required in the 
ES&PC Plan.”  (R4, tab 4.37 at 4,983, tab 8.04 at 4,761-62) 
3 The Ordinance is available at 
https://www.augustaga.gov/DocumentCenter/View/4277 /Soil-Erosion--
Sediment-Control-Ordinance---July-2011?bidId=#:~:text=No% 
20person%20shall%20conduct%20any,submitted%20to%20EPD%2C%20if%2
0applicable. 

4 
 
 
13. Augusta County was stricter in its application of the Act than other LIAs 
(tr. 1/182).     
 
 B. Obtaining the Permits 
 
14. Tetra Tech EAS prepared the first Permit application (stip. ¶ 16).  James Warner 
of Tetra Tech EAS signed the E&S plan.  However, Mr. Warner did not have a Level II 
certification.  Thus, in the space provided for the “Level II Certification Number,” 
Mr. Warner wrote the number 39250—which was his Professional Engineer license 
number and not a Level II Certification Number.  (R4 tabs 2.01 at 371, 15.03-15.04; 
stip. ¶ 30) 
 
15. On October 26, 2012, Tetra Tech EAS delivered the first Permit application via 
JAAAT to the Fort Gordon Directorate of Public Works (DPW) for courtesy review.  
The DPW then sent the first Permit application to the LIA on November 29, 2012 
(tr. 1/41-42, 182; 2/240-41; stip. ¶¶ 23-24).  While the DPW preferred to have 
communications between contractors and the LIA go through the DPW, contractors 
could—and did—communicate directly with the LIA.  As Mr. Foley testified, the 
government “didn’t like the contractors going down to the county and trying to do [the 
Permit application] themselves, if it was on our property.  That’s not to say that that 
didn’t ever happen.” (R4, tab 13.02 at 5,994 (Foley dep. at 14) (emphasis added))   
 
16. The GSWCC approved the E&S plan on December 10, 2012 (tr. 1/170-71), and 
the LIA issued a Permit on January 8, 2013 (First Permit) (R4, tab 4.36 at 2,048).  The 
DPW received the First Permit on January 10, 2013 (stip. ¶ 25). 
 
17. On January 23, 2013, the LIA sent a letter to the DPW, which revoked the First 
Permit by stating that “the attached [ES&PC] Plan has been disapproved by the 
Georgia Soil Water Conservation Commission which is overseeing the Augusta 
Engineering Department ES&PC Plan Review” (R4, tab 4.36 at 2,052).  Attached to 
the letter was the E&S plan checklist, with “39250 NO Certification # NO REVIEW” 
hand-written next to the “Level II certification number issued by the Commission, 
signature and seal of the certified Design Professional” item (id. at 2054). 4 
 
18. On January 24, 2013, an LIA representative emailed the DPW, stating that the 
“E&S review was approved in error by me.  I did approve the engineering plan but 
                                              
4 On March 15, 2013, JAAAT and the government executed bilateral Modification No. 
R00002, which, inter alia, extended the CCD by 28 days for the “time required 
for obtaining the Primary Permittee signature as well as delay associated with 
the premature approval of the permit and subsequent disapproval requiring 
resubmission” (R4, tab 5.01 at 2,059; stip. ¶ 34). 

5 
 
also signed the Soil Conversion Sheet in error.  The E&S plan is not approved and Bob 
Austin is returning the review comments and redlined plan to your engineer for 
correction and re-submittal.”  (Stip. ¶ 26)  
 
19. The DPW then emailed JAAAT on January 25, 2013, stating that: 
 
The Local Issuing Authority (LIA) “Richmond County” 
issued the permit [in] error.  The [ES&PC] plans are not 
approved at this time.  The LIA is requiring that the permit 
be returned, and the project put on hold until the plans can 
be updated and resubmitted.  Please return the Land 
Disturbing Activity Permit to me and I will go retrieve the 
plans and comments from the LIA. 
 
(Stip. ¶ 27)   
 
20. On January 25, 2013, the DPW retrieved the physical Permit from JAAAT, and 
returned it to the LIA; and retrieved the redline comments from the LIA, and provided 
them to Tetra Tech EAS (stip. ¶¶ 28-29).   
 
21. The government did not question the LIA’s authority to revoke the Permit 
because, since the E&S plan did not comply with the law, the government believed 
that there was no basis for challenging the revocation (tr. 1/51, 1/185, 1/198; R4, 
tab 13.02 at 6,064 (Foley dep. at 84)). 
 
22. Nor did JAAAT challenge the Permit revocation directly to the LIA (tr. 2/173, 
3/40, 3/59-60).  The preponderance of the evidence does not establish that the 
government failed to tell JAAAT that it could challenge the Permit revocation directly 
(compare tr. 2/221-22, 4/12 with tr. 1/161). 
 
23. JAAAT also did not ask the government to challenge the Permit revocation 
(tr. 2/219, 3/40).  On the contrary, JAAAT participated in the determination that there 
was no basis for the government to challenge the Permit revocation (tr. 1/51).   
 
24. Tetra Tech EAS prepared a second Permit application (stip. ¶ 16), which the 
DPW submitted to the LIA on February 1, 2013 (stip. ¶ 31).  Mr. Warner again signed 
the ES&PC plan, and included his Professional Engineering license number instead of 
a Level II Certification Number (R4, tab 2.01 at 399). 
 
25. On March 8, 2013, the LIA rejected the second Permit application, indicating 
that “Level II Certification Number of design professional who created the ES&PC 
Plan must be on each sheet pertaining to ES&PC Plan or plan will not be reviewed.  

6 
 
This is [the] second submittal of [a] plan without a Level II Certification Number of 
the design professional.”  (R4, tab 2.01 at 421-22) 
 
26. Tetra Tech EAS prepared a third Permit application (stip. ¶ 16).  This time, 
Brian Watson of Tetra Tech ESA signed the E&S plan, with a valid Level II 
Certification Number (R4, tab 2.01 at 426-442).  The DPW submitted the third Permit 
application to the LIA on March 20, 2013 (stip. ¶ 36).   
 
27. On April 3, 2013, the LIA rejected the third Permit application, indicating that 
“[t]he following items on the Plan Review Checklist for Stand Alone Construction 
Projects were missing from the ES&PC Plan, or were inadequate: 5, 11, 13, 14, 15, 18, 
19, 20, 24, 29, 32, 38, 39, 40, 42, 43, 44, 45, 46, 48 & 52” (R4, tab 4.36 at 2,040-41). 
 
28. Tetra Tech EAS prepared a fourth Permit application (stip. ¶ 16), which the 
DPW submitted to the LIA on April 16, 2013 (id. at ¶ 50). 
 
29. On May 16, 2013, the LIA rejected the fourth Permit application because of 
problems with many of the same checklist items as had led to the rejection of the third 
Permit application—namely items 1, 3, 4, 5, 11, 14, 15, 20, 22, 24, 29, 31, 44, 45, 46, 
52 (stip. ¶ 51; supp. R4, tab 4.37 at 4,986-87). 
 
30. Tetra Tech EAS prepared a fifth Permit application (stip. ¶ 16), which the DPW 
submitted to the LIA on May 22, 2013 (id. at ¶ 52). 
 
31. On May 28, 2013, the LIA conditionally approved the fifth Permit application, 
subject to the addition of a few notes (stip. ¶ 53; R4, tab 4.37 at 5,001). 
 
32. Tetra Tech EAS prepared a sixth Permit application (stip. ¶ 16), which the 
DPW submitted to the LIA on May 30, 2013 (stip. ¶ 54).   
 
33. The LIA approved the sixth Permit application, and issued a second Permit 
(Second Permit) on June 5, 2013 (stip. ¶ 55). 
 
 C. Correspondence Regarding the Permit 
 
34. In a series of correspondence, JAAAT and Tetra Tech Tesoro blamed Tetra 
Tech EAS for the Permit delays.  First, on March 6, 2013, JAAAT sent a letter to Tetra 
Tech EAS stating that “[w]e already have mud on our face due to the NPDES Permit 
drawing fiasco, let’s not get any dirtier by delaying this response” (R4, tab 4.37 
at 4,914). 
 
35. Second, on March 29, 2013, Tetra Tech Tesoro sent a letter to JAAAT 
indicating its intent to request a change order for the costs associated with the Permit 

7 
 
delays.  Tetra Tech Tesoro stated that “[i]t is our position that the [E&S Plan] was not 
properly prepared for submission to the LIA and that [Tetra Tech] EAS is responsible 
for any cost associated with this delay.”  (R4, tab 8.04 at 4,759) 
 
36. Third, on April 9, 2013 and April 15, 2013, JAAAT sent two letters to Tetra 
Tech EAS indicating JAAAT’s intent to back charge Tetra Tech EAS for the costs 
associated with obtaining the Permit.  JAAAT stated that: 
 
Item #2, the Level II certification number and the signature 
and seal of the certified Design Professional are clear 
requirements for the permit application.  Item #2 states in 
bold print that the plan will not be reviewed if the Level II 
certification information is not provided on each sheet of 
the Plan. 
 
The revocation of the permit has caused a delay in the 
critical path of the project because we are not able to begin 
site work without the permit.  It is our position that the 
Plan was not properly prepared for submission to the LIA 
and that [Tetra Tech] EAS [is] responsible for any costs 
associated with this delay. 
 
(R4, tabs 4.37 at 4,983-84, 8.04 at 4,761-62) 
 
37. Fourth, on April 23, 2013, Tetra Tech Tesoro sent a letter to the government 
indicating that JAAAT had a “[c]ontractor caused delay to our Erosion Sediment 
Pollution Control Plan (ESPCP) permit” (R4, tab 4.14 at 1,812). 
 
38. Fifth, on October 10, 2013, JAAAT sent a letter to Tetra Tech Tesoro 
complaining about Tetra Tech Tesoro’s management of Tetra Tech EAS.  In the letter, 
JAAAT stated: 
 
Most glaringly was the NPDES Permit process . . . . [A] 
review of the permit by the state authorities resulted in the 
permit being revoked within two weeks (January 23, 
2013).  The state review had found numerous errors, most 
notably, the failure to correctly sign and stamp the 
drawings.  In fact, the DOR did not possess the proper 
certification to submit the plan.  This had to be contracted 
to a sister office of the DOR.  We went through a variety 
of resubmittals and rejections, as we built delay. 
 
(R4, tab 11.02 at 5,706) 

8 
 
III. Stair Tower 
 
39. During the 100 percent design review in May 2013, the parties discovered that 
the width of the stairway in the specification did not comply with the fire code.  The 
widened stairway created a bump in the building, known as the stair tower.  (Tr. 1/95; 
3/21-22) 
 
40. On February 18, 2014, JAAAT submitted an REA seeking 52 days for the stair 
tower delays (R4, tab 4.32 at 1,945-46).  That REA did not include a fragnet5 (R4, 
tab 4.32).  JAAAT adequately supported its stair tower REA with a fragnet on 
April 10, 2014 (R4, tab 4.34; tr. 2/38-39). 
 
41. On August 19, 2014, the parties executed bilateral Modification No. R00012, 
extending the CCD by 52 days to July 13, 2014, due to the stair tower delays.  
Modification No. R00012 did not change the price, and indicated that negotiations 
regarding the price were on-going.  (R4, tab 5.10)   
 
IV. Procedural History 
 
42.  In the Corps of Engineers Savannah District, an administrative contracting 
officer (ACO) in the Fort Gordon field office handled REAs (tr. 4/22).  Accordingly, 
prior to January 5, 2017, JAAAT submitted REAs to the Fort Gordon field office—
and not to contracting officer (CO) Jennifer Murphy in the Savannah District main 
office (R4, tabs 4.05, 4.06, 4.14, 4.15, 4.32, 4.34). 
  
43. On January 5, 2017, JAAAT submitted a letter to CO Murphy.  The January 5, 
2017 letter was entitled “Requests for Equitable Adjustment (REA),” and the first 
sentence stated that “[t]his submission provides further information respecting 
additional Requests for Equitable Adjustments.”  (R4, tab 2.01 at 151)  The January 5, 
2017 letter concluded by stating that “[t]his Request for Equitable Adjustment presents 
the additional adjustments due JAAAT for four(4) [sic] issues specified . . . . The total 
requested adjustment JAAAT is seeking is $3,215,346.”  (Id. at 235)  
                                              
5 A fragnet is “a contemporaneous, fragmentary scheduling network, which 
graphically identifies the sequencing of all critical and non-critical new 
activities and/or activity revisions affected by a Compensable Delay or 
Excusable Delay with logic ties to all affected existing activities noted on the 
Design-Build Schedule, that isolates and quantifies a time impact of a specific 
issue, determines and demonstrates any such specific Delay in relation to past 
and/or other current Delays and provides a method for incorporating all 
Contract Adjustments to the Contract Time into an update of the approved 
Design-Build Schedule.”  www.lawinsider.com/dictionary/fragnet. 

9 
 
The January 5, 2017 letter also included an executed “Certification as required Per 
FAR 52.233-1(d)(2)(iii),” which stated that:  
 
“I certify that the claim is made in good faith; that the 
supporting data are accurate and complete to the best of 
my knowledge and belief; that the amount requested 
accurately reflects the contract adjustment for which the 
Contractor believes the Government is liable; and that I am 
duly authorized to certify the claim on behalf of the 
Contractor.” 
 
(Id. at 150) (quotation marks in original) 
 
44. On October 26, 2017, JAAAT sent a letter to CO Murphy entitled “status of 
Multiple Requests for Contracting Officer’s Final Decision,” which requested 
“resolution on multiple Request for Equitable Adjustment (REA) Contracting Officer 
Final Decisions (COFD) submittals” (app. supp. R4, tab S-2.9). 
 
45. On October 11, 2019, the Corps issued a COFD denying the REA, which it 
considered to be a claim under the CDA (R4, tab 1.02). 
 
46. JAAAT filed an appeal, which we docketed as ASBCA No. 62373.   
 
V. Litigation Between JAAAT and Tetra Tech 
 
A. The Georgia Litigation 
 
47. On February 10, 2017, Tetra Tech filed an action against JAAAT in a Georgia 
state court for breach of contract and unjust enrichment regarding the Project (Georgia 
Litigation) (R4, tab 8.04 at 4,702).6  
 
48. On April 7, 2017, JAAAT filed its answer, affirmative defenses, and 
counterclaim in the Georgia Litigation, which alleged that Tetra Tech “[f]aile[d] to 
timely obtain and support the issuance of the NPDES Permit” resulting in significant 
delays on the Project (R4, tab 8.04 at 4,750-51).   
 
                                              
6 JAAAT subsequently removed the action to the United States District Court for the 
Southern District of Georgia (R4, tab 8.04 at 4,702). 

10 
 
B. The Virginia Litigation    
 
49. On April 17, 2015, JAAAT sued Tetra Tech Tesoro, Inc. in the United States 
District Court for the Eastern District of Virginia (Virginia Litigation), alleging that 
Tetra Tech Tesoro was in default of the subcontract (R4, tab 11.01 at 5,452).   
 
50. In the Virginia Litigation, Eddie Cummings—JAAAT’s Director of Projects—
filed an expert report (R4, tab 11.05 at 5,740-41).  In that report, Mr. Cummings stated 
that: 
Tetra Tech personnel . . . were inexperienced in the 
necessary, required submittals to manage a Government 
project and that their unfamiliarity with the Project 
Specifications caused significant unrecoverable delay.  The 
analysis of the Whitelaw Wedge (Ft. Gordon) project will 
focus on the failure of Tetra Tech to properly prepare the 
necessary required submittals required to start work . . . . 
 
(Id. at 5,745) 
 
51. In a supplemental expert disclosure, Mr. Cummings attributed all of the 
Project’s delays solely to Tetra Tech Tesoro (R4, tab 11.06 at 5,770).  
 
52. During his deposition in the Virginia Litigation, Mr. Cummings admitted that “I 
sent some REA[s] to the government that Tetra Tech had a hard time selling me on 
were real, but in the nature of partnering, sent them anyway and said if [the 
government] buy[s] them, great” (R4, tab 11.08 at 5,879).  In particular, when asked 
about the Permit delay, Mr. Cummings testified that he disagreed with Tetra Tech’s 
reasoning because “they were in control of the designer who was in control of getting 
the permit” (id. at 5,880).  Mr. Cummings also testified that he disagreed with Tetra 
Tech’s acceleration claim because “there was no acceleration” (id.). 
 
DECISION 
 
JAAAT argues that the government (1) constructively changed the 0063 
Contract when it required JAAAT to acquire a Second Permit (app. br. at 46-48); 
(2) breached its duty of good faith and fair dealing by failing to write a letter opposing 
the revocation of the First Permit (id. at 43-46); (3) constructively accelerated the CCD 
date by insisting upon the completion of TO 0002 within a period shorter than the 
period that would be allowable due to the purportedly excusable Permit and stair tower 
delays (id. at 64-71); and (4) failed to reimburse JAAAT for its costs to prepare the 
January 5, 2017 letter (id. at 72-73).  As discussed below, all four arguments are 
meritless.   
 

11 
 
I. The Government did not Constructively Change the 0063 Contract 
 
 JAAAT has not shown that the government constructively changed the 0063 
Contract.  In order to establish that there was a constructive change, a contractor must 
show that: (1) an official compelled it to perform work not required under the terms of 
the contract; (2) the official directing the change had contractual authority to alter the 
contractor’s duties unilaterally; (3) the official enlarged the contractor’s performance 
requirements; and (4) the added work was not volunteered, but resulted from the 
official’s direction.  Alfair Dev. Co., ASBCA Nos. 53119, 53120, 05-2 BCA ¶ 32,990 
at 163,515.  In determining what work a contract requires, “clear and unambiguous 
[contract provisions] must be given their plain and ordinary meaning.  Coast Fed. 
Bank, FSB v. United States, 323 F.3d 1035, 1040 (Fed. Cir. 2003) (en banc) (citation 
omitted).  “To show an ambiguity it is not enough that the parties differ in their 
respective interpretations of a contract.  Rather, both interpretations must fall within a 
‘zone of reasonableness.’”  NVT Techs., Inc. v. United States, 370 F.3d 1153, 1159 
(Fed. Cir. 2004).  In particular, a contract that requires a contractor to obtain all 
necessary permits to comply with the law without additional expense to the 
government unambiguously imposes a duty upon the contractor—and not the 
government—regarding permits.  Bell/Heery v. United States, 739 F.3d 1324, 1331-33 
(Fed. Cir. 2014); see also AMEC Env’t & Infrastructure, Inc., ASBCA No. 58948, 
15- 1 BCA ¶ 35,924 at 175,593-94.    
 
 Here, JAAAT’s interpretation of the 0063 Contract as not requiring it to acquire 
the Second Permit does not fall within the zone of reasonableness (app. br. at 45-47; 
app. reply at 17-18).  The plain language of the 0063 Contract required JAAAT to, 
“without additional expense to the Government . . . [,] obtain[] any necessary licenses 
and permits and . . . comply[] with any Federal, State, and municipal laws, codes, and 
regulations applicable to the performance of the work” (finding 2).  When the LIA 
revoked the First Permit, the LIA took, withdrew, annulled, canceled, or reversed the 
First Permit.  W
EBSTER’S ENCYCLOPEDIC UNABRIDGED DICTIONARY, 1648 (1996).  
Thus, once the LIA revoked the First Permit (finding 17), JAAAT no longer had a 
Permit, and it thus became necessary to obtain a Second Permit to comply with the 
laws, codes, and regulations applicable to the performance of the work because the Act 
stated that a Permit was necessary authorization to conduct land-disturbing activity 
(finding 7).  As a result, the 0063 Contract unambiguously required JAAAT to acquire 
a necessary Second Permit once the LIA revoked the First Permit. 
 
 To avoid that conclusion, JAAAT argues that the First Permit was valid and 
improperly revoked by the LIA (app. br. at 44-48).  Those arguments are meritless.  
Under the Act, an LIA could revoke a Permit if it found a violation of law (finding 
11).  Here, the LIA provided JAAAT and the government its findings that it was 
revoking the First Permit because the design professional did not have a Level II 
certification (finding 17).  That finding was correct.  The First Permit was not valid 

12 
 
because the Act required the design professional to have a Level II certification, and 
Tetra Tech EAS’s design professional did not have a Level II certification (findings 9-
10, 14).        
 
 Moreover, even if the First Permit was valid and the revocation was improper, 
those facts at best would impact the means available for obtaining a Permit after the 
revocation by creating the possibility of obtaining the reinstatement of the First Permit 
through a Permit revocation challenge (finding 12).  However, it would remain 
JAAAT’s duty to pursue those means because it would remain JAAAT’s duty to 
obtain all necessary Permits to comply with the law after the Permit revocation 
(finding 2), and—once the LIA revoked the First Permit—it was necessary to obtain a 
Permit before JAAAT legally could engage in land disturbing activities (finding 7).  
JAAAT did not pursue those other means of challenging the Permit revocation because 
it never even asked the LIA for the First Permit back (finding 22).   
 
 JAAAT argues that it did not have to challenge the Permit revocation because 
the government never told JAAAT that it could challenge the Permit revocation 
(app. br. at 46).  However, the preponderance of the evidence does not establish that 
the government failed to tell JAAAT that it could challenge the Permit revocation 
(finding 22).  In any event, because the 0063 Contract required JAAAT to obtain all 
necessary permits to comply with the law without additional expense to the 
government, (finding 2), it did not impose any duty upon the government regarding the 
Permit—such as a duty to tell JAAAT that it could challenge the Permit revocation.  
See Bell/Heery, 739 F.3d at 1332-33. 
 
 JAAAT also argues that it did not have to challenge the Permit revocation 
because the government generally prevented contractors from communicating with the 
LIA (app. br. at 45-46).  While the DPW preferred that communications with the LIA 
go through the DPW, contractors could—and did—communicate directly with the LIA 
(finding 15).  In any event, even if communications had to go through DPW, JAAAT’s 
duty to acquire necessary permits without additional expense to the government at a 
minimum required JAAAT to ask the DPW to object to the Permit revocation, which it 
failed to do (findings 2, 23).  On the contrary, JAAAT participated in the 
determination that there was no basis for challenging the LIA (finding 23).  Because it 
was JAAAT’s duty under the 0063 Contract to obtain all necessary permits, the 
government did not constructively change the 0063 Contract when it required JAAAT 
to obtain the necessary Second Permit—or reinstated First Permit—once the LIA 
revoked the First Permit. 
 
II. The Government did not Breach its Duty of Good Faith and Fair Dealing 
 
 Nor has JAAAT shown that the government breached its duty of good faith and 
fair dealing.  Every contract imposes upon each party a duty of good faith and 

13 
 
fair dealing in its performance and enforcement.  CBRE Heery, Inc., ASBCA 
No. 62420, 21-1 BCA ¶ 37,927 at 184,201 (citing Future Forest, LLC v. Sec’y of 
Agric., 849 Fed. App’x 922, 926 (Fed. Cir. 2021)).  The duty of good faith and fair 
dealing applies equally to contractors.  J.C. Mfg., Inc., ASBCA No. 34399, 87-3 BCA 
¶ 20,137 at 101,935.  The duty includes a duty not to interfere with the other party’s 
performance, and not to act so as to destroy the reasonable expectations of the other 
party regarding the fruits of the contract.  CBRE Heery, 21-1 BCA ¶ 37,927 at 184,201 
(citing Metcalf Constr. Co. v. United States, 742 F.3d 984, 991 (Fed. Cir. 2014)).  A 
party cannot use the duty of good faith and fair dealing to expand another party’s 
contractual duties beyond those in the express contract, or to create duties inconsistent 
with the contract’s provisions.  CBRE Heery, 21-1 BCA ¶ 37,927 at 184,201 (citing 
Future Forest, 849 Fed. App’x at 926).  On the contrary: 
 
“the nature of that bargain is central to keeping the duty 
focused on ‘honoring the reasonable expectations created 
by the autonomous expressions of the contracting parties.’”  
Metcalf Constr. Co. v. United States, 742 F.3d 984, 991 
(Fed. Cir. 2014) (quoting Tymshare, Inc. v. Covell, 727 
F.2d 1145, 1152 (D.C. Cir. 1984)).  Put differently, the 
implied duty of good faith and fair dealing is “limited by 
the original bargain: it prevents a party’s acts or omissions 
that, though not proscribed by the contract expressly, are 
inconsistent with the contract’s purpose and deprive the 
other party of the contemplated value.”  Metcalf, 742 F.3d 
at 991.  Accordingly, a party’s conduct will not be found to 
violate the duty “if such a finding would be at odds with 
the terms of the original bargain, whether by altering the 
contract’s discernible allocation of risks and benefits or by 
conflicting with a contract provision.”  Id. 
 
Future Forest, 849 Fed. App’x at 926. 
 
 Here, JAAAT argues that the government breached its duty of good faith and 
fair dealing by failing to write a letter challenging the Permit revocation (app. br. 
at 45; app. reply at 17-19).
7  However, imposing a duty upon the government to take 
steps to get the LIA to reinstate the First Permit improperly would create a duty 
inconsistent with the 0063 Contract provisions discussed above requiring JAAAT to 
                                              
7 JAAAT repeatedly complains about the government returning the physical Permit 
(app. br. at 45-46; app. reply at 18-19).  However, that was reasonable because, 
as discussed above, the LIA properly revoked the Permit as being invalid and 
JAAAT never even asked for the government to challenge the Permit 
revocation (findings 9-10, 14, 17-18, 23). 

14 
 
acquire necessary Permits without additional expense to the government (finding 2); 
Bell/Heery, 739 F.3d at 1332-33.  Thus, we must reject JAAAT’s breach of a duty of 
good faith and fair dealing claim.  See Future Forest, 849 Fed. App’x at 926; CBRE 
Heery, 21-1 BCA ¶ 37,927.   
 
 Moreover, the argument that the government breached its duty to JAAAT 
because it did not, sua sponte, write a letter to the LIA that JAAAT, itself, did not 
request verges on being risible.  The government reasonably could have expected that 
JAAAT would request that the government write a letter challenging the Permit 
revocation if JAAAT believed that such a letter would expedite the Project.  That is 
particularly true because it is unclear whether challenging the Permit revocation would 
have expedited the Project.  On the contrary, because the LIA was strict about issuing 
Permits (finding 13), the more likely outcome of challenging to the Permit revocation 
would have been that JAAAT and/or the government would have had to pursue 
administrative remedies, followed by judicial review (finding 12).  JAAAT has not 
shown that that would have been quicker than applying for a new Permit.  Moreover, 
given that the design professional did not have a Level II certification (finding 14), it is 
unlikely that the county or the Court would have reversed the LIA.  Given that 
uncertainty—and indeed unlikelihood of success—in challenging the Permit 
revocation, it was reasonable for the government to expect JAAAT to at least ask the 
government to challenge the Permit revocation if JAAAT believed that such a 
challenge would expedite the Project.  Not only did JAAAT fail to make such a 
request; it participated in the determination that there was no basis for the government 
to challenge the LIA (finding 23).  Having failed to even ask the government to 
challenge the Permit revocation—and indeed having participated in the decision not to 
do so—JAAAT cannot now come to the Board complaining about the government’s 
failure to challenge the Permit revocation.
8  
 
III. There was no Constructive Acceleration 
 
 JAAAT has not shown that there was a constructive acceleration either.  In 
order to prove a constructive acceleration claim, the contractor must prove that:  (1) it 
encountered an excusable delay; (2) the contractor made a timely and sufficient 
request for an extension of the contract schedule; (3) the government denied the 
                                              
8 Indeed, the fact that JAAAT still does not assert—let alone attempt to prove—in its 
briefs that challenging the Permit revocation would have been quicker than 
applying for a new Permit (app. br. at 45) strongly suggests that JAAAT would 
not be able to prove causation.  Likewise, the delays caused by JAAAT’s 
repeated failures to submit a valid Permit application also raise serious 
causation problems (findings 26-31).  However, we need not reach the 
causation issue because we conclude that there was no change or breach of the 
covenant of good faith and fair dealing. 

15 
 
contractor’s request for an extension or failed to act on it within a reasonable time; (4) 
the government insisted upon completion of the contract within a period shorter than 
the period to which the contractor would be entitled by taking into account the period 
of excusable delay, after which the contractor notified the government that it regarded 
the alleged order to accelerate as a constructive change in the contract; and (5) the 
contractor was required to expend extra resources to compensate for the lost time and 
remain on schedule.  Fraser Constr. Co. v. United States, 384 F.3d 1354, 1361 (Fed. 
Cir. 2004).  Subcontractor delay will not excuse a contractor’s delay unless the 
subcontractor delay itself is excusable.  E&R Inc., ASBCA Nos. 48056, 48057, 95-2 
BCA ¶ 27,745. 
 
 Here, JAAAT points to two purported excusable delays—the delays in 
obtaining the Permit and the delays cause by the stair tower change (app. br. at 65-70; 
app. reply at 25).  It has failed to show that either supports a constructive acceleration 
claim. 
 
 First, JAAAT has failed to show that the delays in obtaining the Permit are 
excusable because they were the fault of JAAAT’s subcontractor.  As discussed above, 
the Permit delays until March 20, 2013—when the third Permit application was 
submitted—were due to Tetra Tech EAS’s failure to have a design professional who 
had a Level II certification (findings 9-10, 14-26).
9  Moreover, the Permit delays after 
March 20, 2013 were due to Tetra Tech EAS’s repeated failures to submit an 
adequate Permit application, which led the LIA to repeatedly reject the applications 
(findings 26-33).   
 
 JAAAT does not even attempt to show that the post-March 20, 2013 rejections 
were invalid or incorrect (app. br. at 52-56; app. reply at 20-21).  Instead, JAAAT 
argues that it was the government’s burden to establish that the LIA’s rejections were 
valid because, once JAAAT established that the government initiated the delay by 
failing to object to the Permit revocation, the issue of whether the subsequent 
                                              
9 JAAAT argues that the second rejection reasonably misled Tetra Tech EAS to 
believe that the issue was only the placement of the design professional’s 
signature—and not his lack of a Level II Certification Number—because it 
stated that “Level II Certification Number, must be on each sheet pertaining to 
ES&PC Plan or plan will not be reviewed” (app. br. at 54).  Tetra Tech EAS 
was not reasonably misled because the design professional necessarily had to 
have a Level II Certification Number in order to place that number on each 
sheet.  To the extent there was any doubt, the second rejection went on to 
clearly indicate that the lack of a Level II Certification Number for the design 
professional was the problem by stating that “[t]his is [the] second submittal of 
[a] plan without a Level II Certification Number of the design professional.”  
(Finding 25) 

16 
 
rejections were proper was an issue of mitigation (app. br. at 51-56; app. at reply 20).  
However, as discussed above, the government did not improperly initiate the delay by 
failing to object to the First Permit revocation.  Thus, under Fraser, 384 F.3d at 1361, 
it remains JAAAT’s burden to prove excusable delay.  It has failed to do so here.  
Indeed, in the contemporaneous correspondence, JAAAT and Tetra Tech repeatedly 
acknowledged that the Permit delays were due to Tetra Tech EAS (findings 34-37).  
Likewise, during the Georgia and Virginia Litigation, JAAAT and its Director of 
Projects repeatedly acknowledged that the Permit delays were due to Tetra Tech EAS 
(findings 47-52).  Therefore, JAAAT has failed to show that the Permit delays 
constituted excusable delay. 
 
 Second, while JAAAT has shown that the stair tower change was an excusable 
delay, JAAAT did not make a sufficient request for an extension of time due to that 
delay until April 10, 2014, when it submitted a fragnet in support of its request 
(finding 40).  The government granted that request in bilateral Modification 
No. R00012 on August 19, 2014 (finding 41).  JAAAT’s conclusory assertion that the 
government failed to grant the extension within a reasonable amount of time is 
insufficient to meet its burden of proving that approximately four months to negotiate 
a bilateral modification was an unreasonable amount of time under the circumstances 
of this case (app. br. at 70; app. reply at 25).  In any event, JAAAT has not pointed to 
any evidence that, between its request and bilateral Modification No. R00012, the 
government insisted upon completion of TO 0002 within a period shorter than the 
period to which JAAAT would be entitled by taking into account the period of 
excusable stair tower delay (app. br. at 34-35).  Nor has JAAAT pointed to any 
notification it provided to the government after any purported order indicating that 
JAAAT regarded any purported order to accelerate as a constructive change (id. at 65-
70).
10  Indeed, JAAAT’s Director of Projects admitted during the Virginia Litigation 
that “[t]here was no acceleration” (finding 52).  Therefore, JAAAT has failed to meet 
its burden of showing that there was a constructive acceleration.  
 
IV. Preparation Costs         
 
 Finally, JAAAT has not shown that it is entitled to recover the costs of 
preparing its January 5, 2017 letter (app. br. at 72-73).  Costs incurred in connection 
                                              
10 JAAAT argues that it need not show that it specifically notified the government that 
it regarded any purported order to accelerate as a constructive change (app. 
reply at 24 (citing Norair Eng’g Corp. v. United States, 666 F.2d 546, 548 n.5 
(Ct. Cl. 1981))).  The United States Court of Appeals for the Federal Circuit has 
more recently opted for a formulation that includes a notification requirement.  
Fraser, 384 F.3d at 1361.  In any event, we need not resolve the dispute 
because, even absent its notification deficiencies, JAAAT’s constructive 
acceleration claim fails for the other reasons discussed above. 

17 
 
with the prosecution of a claim are not recoverable.  48 C.F.R. § 31.205-47(f)(1).  A 
claim is “a written demand . . . by one of the contracting parties seeking, as a matter of 
right, the payment of money in a sum certain, the adjustment or interpretation of 
contract terms, or other relief arising under or relating to the contract.”  48 C.F.R. 
§ 33.201.  A written REA is a claim if it satisfies those regulatory elements.  
Reflectone, Inc. v. Dalton, 60 F.3d 1572, 1575-78 (Fed. Cir. 1995).   
 
 Here, the January 5, 2017 letter was a claim.  First, it was written demand 
(finding 43).  Moreover, the January 5, 2017 letter demanded payment as a matter of 
right because, it (1) “presents the additional adjustments due JAAAT for four . . . 
issues specified,” and (2) contained a claim certification pursuant to FAR 52.233-
1(d)(2)(iii), which requested an amount “for which the Contractor believes the 
Government is liable . . .” (id.).  Third, the January 5, 2017 letter sought a sum certain 
by stating that the “total requested adjustment JAAAT is seeking is $3,215,346” (id.).   
 
 JAAAT does not even attempt to dispute that the January 5, 2017 letter was a 
written demand seeking, as a matter of right the payment of money in a sum certain 
(app. br. at 73).  Instead, JAAAT argues that the fact that January 5, 2017 letter 
indicated that it was an REA evidences an intent that the document be an REA instead 
of a claim (id.).  That is a false dichotomy.  An REA also can be a claim, if it meets the 
regulatory elements—which is the case here.  Reflectone, 60 F.3d at 1575-78.   
 
 JAAAT also argues that the January 5, 2017 letter cannot be a claim because it 
did not request a COFD (app. br. at 73).  However, a claim need not use “magic 
words.”  Transamerica Ins. Corp. v. United States, 973 F.2d 1572, 1578 (Fed. Cir. 
1992).  By sending a request for an adjustment due, for which JAAAT asserted the 
government was liable, and attaching a claim certification pursuant to FAR 52.233-
1(d)(2)(iii), JAAAT was at least implicitly requesting a COFD (finding 43); Andrews 
Contracting Servs., LLC, ASBCA No. 60808, 17-1 BCA ¶ 36,766 at 179,168 
(recognizing that an implicit request for a COFD is sufficient).  Indeed, the fact that 
JAAAT submitted the January 5, 2017 letter to CO Murphy in the Savannah District 
main office, instead of to the personnel in the Fort Gordon field office who handled 
REAs—as JAAAT had done with prior REAs—supports the conclusion that JAAAT 
was at least implicitly requesting a COFD (findings 42-43).  
 
 As a result, the REA was a claim, and JAAAT therefore is not entitled to the 
costs incurred in connection with the preparation of that document under FAR 31.205-
47(f)(1).  
 
 

18 
 
CONCLUSION 
 
For the foregoing reasons, the appeal is denied. 
 
 Dated:  March 8, 2022
 
 
 
 
 
 
 
 
 
 
 
JAMES R. SWEET 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
I concur 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 I concur 
 
 
 
 J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 62373, Appeal of JAAAT 
Technical Services, LLC, rendered in conformance with the Board’s Charter. 
 
 Dated:  March 9, 2022  
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals