Tanik Construction Company, Inc.
Docket: ASBCA 62527
Decision date: 2022-06-07

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
Appeal of - )  
 )  
Tanik Construction Company, Inc. ) ASBCA No. 62527 
 )  
Under Contract No. W911KB-14-D-0016 )  
   
APPEARANCE FOR THE APPELLANT: B. Neal Ainsworth, Jr., Esq. 
    Ainsworth Law 
    Wasilla, AK 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
    Engineer Chief Trial Attorney 
 Carl F. Olson, Esq. 
    Engineer Trial Attorney 
    U.S. Army Engineer District, Alaska 
 
OPINION BY ADMINISTRATIVE JUDGE PROUTY 
 
 Before us is a government motion for summary judgment premised upon the 
fact that appellant, Tanik Construction Co., Inc. (Tanik) signed a release, waiving its 
rights to advance claims on the issues before us.  Tanik does not dispute that it signed 
the release, but produces three affidavits that it says provides evidence that it signed 
the release only after being assured that it could still bring a later claim.  Generally, 
extrinsic evidence of Tanik’s intent is forbidden from our consideration by the parol 
evidence rule, but there are exceptions to this rule, including fraud.  Under the very 
forgiving standards that apply to raising disputed facts in opposing motions for 
summary judgment, Tanik has produced enough evidence to avail itself of this defense 
and avoid summary judgment. 
 
STATEMENT OF FACTS FOR PURPOSES OF THE MOTION 
 
I. The Contract and Task Order 
 
 The United States Army Corps of Engineers (the Corps) awarded the  
above-captioned contract to Tanik on April 9, 2014 (R4, tab 50 at COE 447
1).   
It was a multiple award task order contract for performing sustainment, restoration, 
and modernization of various government facilities in Alaska (id. at COE 449). 
 
                                              
1 The government-provided Rule 4 file is Bates numbered with the prefix “COE” 
appearing before a six-digit number that begins with zeroes.  Here, we delete 
the unnecessary zeroes. 

2 
 A few months after the award of the contract, on September 25, 2014,  
the Corps awarded Task Order No. 0001 (the TO) to Tanik.  The TO was for apron 2 
improvements at the Coast Guard Station, Kodiak, Alaska.  The amount of the TO was 
$5,738,047 and it had a completion date of October 1, 2015.  (R4, tab 50 at COE 568, 
574, 596) 
 
 The original scope of the TO required the asphalt apron to be milled by two 
inches prior to sealing cracks and resurfacing.  (SUMF ¶ 2).
3 
 
 On October 2, 2014, Tanik entered a subcontract with Brechan Enterprises to 
perform the lion’s share of the work on the project, including the milling of the 
existing asphalt and the re-paving.  The amount of this subcontract was $4,864,000.  
(R4, tab 48 at COE 338-39) 
 
II. Along Comes a Differing Site Condition 
 
A. Discovery of Paved-Over Metal Tie-Downs and Performance of a 
Survey to Determine Their Extent 
 
 On May 13, 2015, after performance of the TO had begun, Tanik informed the 
Corps that it had discovered metal tie-downs in the apron that had been paved over by 
a few inches of asphalt and would adversely affect its ability to mill the asphalt.  
Characterizing the existence of these hidden tie-downs as a differing site condition, 
Tanik proposed conducting a ground penetrating radar (GPR) survey to identify the 
locations of all such tie-downs.  (See R4, tab 4 at COE 47-48) 
 
 The Corps agreed with Tanik that the use of GPR to localize the covered  
tie-downs and other metal obstructions was appropriate and issued bilateral contract 
Modification No. P00005 (Mod 5) on August 27, 2015 for Tanik to conduct such a 
GPR survey (R4, tab 23 at COE 109-10).  Mod 5 paid Tanik $480,816 (id. at COE 
110) and explicitly stated that it did not increase the time to conclude the contract (id. 
at COE 111).  Finally, it included a “Closing Statement” providing that:   
 
The contractor hereby accepts the foregoing adjustment as 
a final and complete equitable adjustment in full accord 
and satisfaction of all past, present and future liability 
originating under any clause in the contract by reason of 
the facts and circumstances giving rise to this modification. 
                                              
2 An apron is a hard surface on an airfield for maneuvering and parking aircraft. 
3 SUMF is short for the Statement of Undisputed Material Facts included in the 
government’s motion for summary judgment.  Tanik disputes none of these 
proposed facts and even incorporates them, as a whole, by reference into its 
brief (see app. opp’n at 1), thus we treat them as conceded. 

3 
(id.). 
 
 On October 15, 2015, the Corps forwarded to Tanik’s president, Ms. Julie Jury, 
a proposed bilateral contract modification, P00006 (Mod 6), which would extend the 
time to complete the project (R4, tab 28 at COE 120-21).  Ms. Jury executed Mod 6, 
which included no additional money, but extended the contract completion date by  
91 days (R4, tab 29 at COE 123-24).  Mod 6 also included identical release language 
to that in Mod 5 (id. at COE 124), but in her cover email forwarding the executed 
modification, Ms. Jury stated: 
 
By signing this modification Tanik Construction in no way 
releases the COE for:  Our upcoming (REA) Request for 
Equitable Adjustment for the discovery of additional tie 
downs (1825). 
 
(R4, tab 28 at COE 120) 
 
 On February 26, 2016, Tanik provided the results of the GPR survey to the 
Corps (R4, tab 31 at COE 126). 
 
B. The Parties Negotiate a Contract Change to Address the Tie Down 
Problem 
 
Having reviewed the GPR survey results, on March 22, 2016, the Corps issued 
Request for Proposal (RFP) 004 to Tanik, soliciting a proposal for it to complete the 
apron repairs after a re-design of the project based on the survey results (see R4, tab 32 
at COE 128-30).  In particular, RFP 004 specified that it was for the removal of the 
following:   
 
1. Ground rods 
2. Tie-downs 
3. Concrete with and without rebar 
4. Unknown objects 
5. Dowel bars in concrete that the contractor deems 
necessary to meet the revised grading plan 
 
(id. at COE 128).  Nothing in RFP 004 referred to compensation to Tanik for delay or 
other costs beyond the work specified above (see R4, tab 32). 
 
Tanik responded to RFP 004 on April 18, 2016, and submitted a proposal 
seeking $1,685,015 for the work (R4, tab 33).  On June 6, 2016, Tanik submitted to the 
Corps a revised proposal along with additional back-up information, now seeking 
$1,910,837 for the work (R4, tab 34 at COE 169, 171). 
 

4 
The parties engaged in negotiations (see R4, tab 39) and, on July 284, 2016, the 
Corps forwarded Modification No. P00008 (Mod 8) to Tanik for signature (R4, tab 40 
at COE 230).  Mod 8 included the five different removals noted above for RFI 004 and 
had other aspects, such as revising the contract to reduce the depth of the milling in 
certain locations and changes to the “striping” plan (see id. at COE 232).  Mod 8 
increased the contract price by $1,410,000 and added 640 days to the completion date, 
making it October 1, 2017 (id. at COE 233). 
 
Mod 8 also included the following “Closing Statement” (which is identical to 
the “Closing Statements” in Mod 5 and Mod 6):   
 
The contractor hereby accepts the foregoing adjustment as 
a final and complete equitable adjustment in full accord 
and satisfaction of all past, present and future liability 
originating under any clause in the contract by reason of 
the facts and circumstances giving rise to this modification. 
 
(Id. at COE 233-34) 
 
C. Tanik Expresses Unhappiness With the Mod 8 Release but Executes it 
Anyway 
 
On August 1, 2016, Tanik’s project manager, Mr. William Jury, forwarded to 
the Corps a letter from its subcontractor, Brechan, expressing disagreement with a 
number of provisions in the proposed Mod 8 (R4, tab 41 at COE 235).  In addition to 
many technical issues, Brechan’s letter expressed great displeasure with the “Closing 
Statement.”  After referencing that statement, the letter continued:   
 
This statement is totally inappropriate.  We are entitled to a 
price adjustment on the project to compensate us for delay 
costs, standby costs, inefficiencies, and other, as yet 
unidentified costs, resulting from the lack of Owner 
direction on this project.  Our pricing on this mod did not 
include any  
  
                                              
4 The cover letter is dated July 27, 2016, but the Adobe digital signature on the bottom 
is dated July 28, 2016 (see R4, tab 40). 

5 
delay or standby costs.  In fact, we were specifically 
directed to NOT include any of these costs in this 
modification. 
 
We do not agree to the terms off this modification. 
 
(R4, tab 41 at COE 237) 
 
 The parties had a meeting on August 2, 2016 in which they discussed Mod 8 
and Tanik discussed with the Corps several matters over which it disagreed on Mod 8.  
One of the issues with which Tanik continued to have a problem was the Mod 8 
Closing Statement (the waiver language).  According to a letter from Tanik to the 
Corps dated August 2, 2016, the Administrative Contracting Officer (ACO) Ze Jong, 
“explained that the statement applies to this modification only.”  (R4, tab 58 at COE 
1012).  Mr. Jong, for his part, sent an email to the CO on August 4, 2016 advancing 
his opinion that Mod 8 embraced all direct and indirect costs incurred from the original 
contract completion date until the revised date in October 2017.  (R4, tab 59 at COE 
1013).  Later that day, the CO had a discussion with Ms. Jury and perhaps a few others 
on behalf of Tanik about Mod 8.  Ms. Jury characterized the discussion, in an email 
sent to the CO on the same day as “incredibly beneficial.”  The email further inquired 
how the CO would like “Tanik to proceed with the upcoming REA for items that are 
directly attributable to poor specifications.”  (App. opp’n Ex. 5)  The record before us 
does not include a response (if any was made) from the CO.  The next day, August 5, 
2016,
5 the Corps forwarded to Tanik a revised version of Mod 8 for its signature (R4, 
tab 42 at COE 243).  The revised version made no changes to the $1,410,000 value or 
the time extension, nor did it alter the “Closing Statement” in any way (R4, tab 42 
at COE 244-47).  By letter dated August 5, 2016, Ms. Jury returned an executed 
version of the revised Mod 8 to the Corps.  The letter had no conditions or caveats.  
(R4, tab 43 at COE 291) 
 
 Work on the contract was completed on September 24, 2017 (R4, tab 46 
at COE 304). 
  
                                              
5 The letter is dated the 4th, but the digital signature is dated August 5, 2016 (R4, tab 
42 at COE 243) 

6 
III. Tanik Files an REA and Argues That it did not Believe the Release 
Applied to its REA/Claim 
 
A. The REA and Claim 
 
On October 2, 20186, a little more than two years after signing Mod 8 and its 
release, and about a year after completion of the contract, Tanik submitted an REA to 
the CO (R4, tab 46).  The REA sought payment in the amount of $1,460,431.61 due to 
the costs stemming from the differing site condition and the Corps’ response to it:   
 
$25,550 in additional costs related to the GPR. 
 
$101,583.12 in “direct costs” to Tanik that were not 
allowed at the time of the negotiation. 
 
$997,975.82 in extended overhead for both Tanik and 
Brechan, its subcontractor. 
 
$315,700.88 in equipment standby costs. 
 
$20,419.48 in consultant fees. 
 
$16,797 in increased bonding costs. 
 
(See R4, tab 46, at COE 304-05) 
 
Lest there be any ambiguity, these costs were all tied to the differing site condition 
and the Corps’ alleged delay in dealing with it:  the “direct costs” that Tanik sought for 
itself were costs deleted from its proposal in response to RFP 004 that ultimately became 
Mod 8; Tanik sought compensation for the “unplanned schedule modification and 
uncoordinated work” for the time period of May 13, 2015 to August 26, 2015 (the time 
between its alerting the Corps of the differing site condition and the execution of Mod 5 
which directed the first GPR survey); unabsorbed home office overhead from 
November 3, 2015 to August 4, 2016 while Tanik and Brechan awaited direction from 
the Corps after completion of the GPR survey; and the equipment standby was about 
costs incurred while waiting for direction from the Corps about what to do about the 
differing site condition.  (R4, tab 46 at COE 305) 
 
Although Tanik conceded that it had received $2,190,924 from change orders to 
address the consequences of the differing site condition, it argued in its REA that:   
 
                                              
6 The REA is dated September 12, 2018 (see R4, tab 46 at COE 300), but Ms. Jury’s 
signature at the end is dated October 2, 2018 (id. at COE 313). 

7 
these additional costs only account for the direct costs 
associated with the specific work performed in conjunction 
with the specific change orders and not for indirect costs 
that both Tanik and Brechan absorbed to make certain that 
the equipment and resources were available to complete 
the performance of this contract. 
 
(Id.) 
 
 On March 29, 2019, the CO denied Tanik’s REA, primarily7 upon the basis that 
all of the costs sought by Tanik should have been included in the contract 
modifications, which included the “Closing Statement” waiving future liability from 
the government (R4, tab 47 at COE 315-16). 
 
 After Tanik’s lack of success with the REA, its subcontractor, Brechan, was 
more than a little displeased.  Brechan wrote Tanik a letter on April 6, 2019, blaming it 
for not reserving its rights to advance an REA despite Brechan’s July and August 2016 
warnings that Mod 8 would be to its disadvantage (R4, tab 48 at COE 442). 8 
 
 Tanik subsequently wrote a letter to the CO on July 8, 2019, essentially 
resubmitting the previously-denied REA as a claim (see R4, tab 48 at COE 317-32).  
The claim was certified by Ms. Jury in accordance with the CDA (id. at COE 332).  
Moreover, the transmittal letter made a point of addressing the basis for the earlier 
denial of the REA:   
 
We were repeatedly assured by the Administrative 
Contracting Officer that an equitable adjustment at the end 
of the project would be the best method to resolve 
outstanding and unresolved financial issues.  We attempted 
repeatedly to get the contracting officer to either confirm 
this or direct us differently and he remained non-responsive 
to our multiple requests. 
 
I absolutely did not waive my existing or future rights to 
unknown future liabilities (Ground Penetrating Radar 
Detection (GPR) was still ongoing) and there was no way 
to know how many tie downs would be located.  This can 
                                              
7 A small portion of the REA summing to $4,372 involving “Rapid Gate 
implementation” was denied on the basis of the sovereign acts doctrine (R4, tab 
47 at COE 316).  That subject does not appear to remain at issue in this appeal. 
8 This letter was part of the support that Tanik provided for its claim (R4, tab 48 at COE 
442). 

8 
all be verified by multiple emails sent to the ACO and the 
PCO from Tanik Construction. 
 
(R4, tab 48 at COE 317). 
 
 The CO denied the claim on February 21, 2020 on the basis that Tanik had 
waived the claimed costs via bilateral modification (R4, tab 2). 
 
B. The Evidence That Tanik Presented in Support of its Contention That it 
Didn’t Agree to the Full Scope of the Release 
 
When the government submitted its motion for summary judgment, Tanik 
responded with a short opposition that included the affidavits of Mr. Ken Rissew, 
Mr. Jury and Ms. Jury as well (see app. opp’n).
9 
 
Mr. Rissew does not identify his role in the contract (Rissew aff.), though 
Mr. Jury’s affidavit later identifies him as Tanik’s quality control manager  
(William Jury aff.).  Mr. Rissew stated that the government had been notified by  
Tanik “and its subcontractors” that they “took issue” with the release language 
included in the contract modifications.  Mr. Rissew further stated that “during several 
meetings with the Government . . . Mr. [J]ong [of the Corps] stated verbally several 
times to put any disputed costs in the REA.”  Mr. Rissew’s affidavit also included a 
paragraph that does not quite make sense as written, but the gist of which appears to be 
that Mr. Jong explained that the REA clause was included in the contract to deal with 
situations where the parties could not agree but needed to move forward in the 
contract.  (Rissew aff.)  Mr. Rissew’s affidavit did not identify exactly when these 
conversations took place, who took part in the specific conversations (except  
Mr. Jong), or how they related to the contract modifications at issue here (id.). 
 
 Mr. Jury’s affidavit is much more specific.  The meat of it is in one paragraph 
worth quoting directly:   
 
I distinctly remember a teleconference on the 4th day of 
August 2016 where Tanik and Brechan strongly disagreed 
with the Corps of Engineers on closing language of 
modification 0008.  It was at this meeting that apparent 
new ground rules were being set in place by Timothy 
Clapp, the government’s procurement contracting officer 
                                              
9 For convenience we will cite these as Rissew aff.; William Jury aff.; and Julie Jury 
aff.  Unfortunately, Tanik’s counsel did not number the paragraphs of the 
affidavits, so we cannot cite to them as precisely as we would prefer, but these 
documents are each little more than one page long with respect to their 
substance. 

9 
and Ze Jong the government’s administrative contracting 
officer.  We were told to process outstanding unpaid costs 
under an REA because that was the purpose of the REA 
clause.  Timothy Clapp and Ze Jong were there 
representing the government.  For Tanik there was  
Julie Jury (owner) Ken Rissew (Quality Control Manager) 
and myself as the superintendent. 
 
(William Jury aff.) 
 
 Ms. Jury’s affidavit said even more.  Its most salient two paragraphs are 
reproduced below:   
 
I . . . would have never signed away our rights to recover 
under an available clause, in this contract as I have shown 
repeatedly in e-mail, official correspondence and during 
meetings for contract modifications.  Had Timothy Clapp . 
. . and Ze Jong . . . not assured me that Tanik and Brechan 
could recover for this modification under the Request for 
Equitable Adjustment clause (REA) in a teleconference 
held on 4 August 2016, this modification would have 
remained unsigned to this day. . . .  
 
The simple fact is the modification in dispute would NOT 
have been signed if the Contracting Officer had not 
provided Tanik with adequate assurance, but more 
importantly, Tanik took the Contracting Officers words to 
be a directive to recover under the REA for ALL costs.  If 
you look at the e-mail from the Administrative Contracting 
Officer to the Procurement Contracting Officer on August 
1st, 2016, and the follow up e-mail within 30 minutes of 
the end of the meeting from me to Timothy Clapp, it’s 
pretty obvious what was said in the meeting. 
 
(Julie Jury aff.) 
  

10 
DECISION 
 
 If this were simply a matter of interpreting the waiver clause, we would find  
it to be unambiguous and find for the government since the parol evidence rule would 
preclude us from considering the affidavits in this matter.  The affidavits, however, 
make out the case for the Corps having obtained Mod 8 through fraud/misrepresentation, 
which is an exception to the parol evidence rule.  Though Tanik has a long way to go to 
succeed in this allegation, it has produced enough evidence to preclude summary 
judgment in favor of the government. 
 
I. The Standards for Summary Judgment 
 
The standards for summary judgment are well established and need little 
elaboration here.  Summary judgment should be granted if it has been shown that there 
are no genuine issues of material fact and the moving party is entitled to judgment as a 
matter of law.  Celotex Corp. v. Catrett, 477 U.S. 317, 322 (1986).  A non-movant 
seeking to defeat summary judgment by suggesting conflicting facts “must set forth 
specific facts showing that there is a genuine issue for trial.”  Anderson v. Liberty 
Lobby, Inc., 477 U.S. 242, 248 (1986) (quoting First National Bank of Arizona v. 
Cities Service Co., 391 U.S. 253, 288 (1968)).  Nevertheless, “[t]he moving party 
bears the burden of establishing the absence of any genuine issue of material fact and 
all significant doubt over factual issues must be resolved in favor of the party opposing 
summary judgment.”  Mingus Constructors v. United States, 812 F.2d 1387,  
1390 (Fed. Cir. 1987) (citing United States v. Diebold, Inc., 369 U.S. 654, 655 (1962)). 
 
II. The Waiver is Unambiguous 
 
It is also well established that when a contract is unambiguous, we do not 
consider extrinsic evidence to divine its meaning.  E.g., TEG-Paradigm Envtl., Inc. v. 
United States, 465 F.3d 1329, 1338 (Fed. Cir. 2006).  Indeed, in the case of an 
unambiguous contract, not only are we relieved of the obligation to consider such 
extrinsic evidence, we are generally precluded from doing so.  This is the well-known 
parol evidence rule.  See, e.g., Rumsfeld v. Freedom NY, Inc., 329 F.3d 1320,  
1327 (Fed. Cir. 2003); McAbee Constr., Inc. v. United States, 97 F.3d 1431,  
1434 (Fed. Cir. 1996); see also Eslin Co., ASBCA No. 34029, 87-2 BCA ¶ 19,854 
at 100,455. 
 
And here, the waiver language in Mod 8 is unambiguous.  It is “final and 
complete” and covers “all past, present and future liability . . . by reason of the facts 
and circumstances giving rise to this modification.”
10  The existence of the differing 
                                              
10 The subject has not been briefed, but, with its talk of completeness, the waiver 
clause also appears to be an integration clause; that is, a statement in the 

11 
site condition was the circumstance that led to Mod 8 and the waiver language is 
similar to language that we found in Eslin to be unambiguous.  See 87-2 BCA ¶ 19,854 
at 100,455.  Moreover (though Tanik makes no attempt to do so in its response to the 
government’s motion), we do not consider the government’s alleged delays in dealing 
with the differing site condition and the time Tanik’s equipment sat idle to be 
independent from the differing site condition:  but for the differing site condition, the 
government would not have spent time considering Tanik’s proposals to address it and 
Tanik’s equipment would have had no reason to be idle.  Put another way, the 
government’s actions considering and negotiating the proposals are among the facts 
and circumstances giving rise to the modification.  These costs, then, naturally flowed 
from the differing site condition, which was the reason for the modification.  Hence, 
by its clear and unambiguous language covering all liability that the Corps owed to 
Tanik as a result of the differing site condition the aforementioned delay costs were 
covered by Mod 8.
11  It would seem, then, that the clear language of the contract 
modification would preclude recovery by Tanik. 
 
III. Yet, the Evidence Potentially Supports a Fraud Allegation 
 
But almost every rule has exceptions.  Upon reading the affidavits, the 
exception to the parol evidence rule that leaps to mind is that of fraud:  if a waiver is 
secured by fraud, it may be set aside.  See Rumsfeld, 329 F.3d at 1327; J.G. Watts 
Constr. Co. v. United States, 161 Ct. Cl. 801, 807 (1963) (citations omitted); Colorado 
River Materials, Inc. d/b/a NAC Constr., ASBCA No. 57751, 13 BCA ¶ 35,233 
at 172,991.  To prevail in such a case, the contractor must prove that the government 
made an erroneous representation of material fact and that the contractor honestly and 
reasonably relied upon it to its detriment.  Colorado River Materials, 13 BCA ¶ 35,233 
at 172,991-92 (citing T. Brown Constructors, Inc. v. Pena, 132 F.3d 724, 729 (Fed. 
Cir. 1997)). 
 
A significant problem here is that Tanik does not mention fraud even once in its 
opposition to the government’s motion.  Indeed, the opposition cites no cases, 
whatsoever, supporting any exception to the parol evidence rule, much less, the fraud 
exception.  A persuasive argument could be made that Tanik has waived this defense, 
and it is certainly not the job of judges to make parties’ arguments for them, nor to 
search for unarticulated defenses.  We share Judge Posner’s sentiment that, “[j]udges 
are not like pigs hunting for truffles buried in briefs.”  United States v. Dunkel,  
927 F.2d 955, 956 (7th Cir. 1991).  But, to take the animal kingdom simile slightly 
further, judges are not ostriches, burying their heads in the sand, either.  Where, as 
                                              
document that all of its terms and conditions were contained in the document, 
itself.  See McAbee, 97 F.3d at 1434. 
11 This, of course, is why Brechan was so vehemently opposed to Tanik’s acceptance 
of Mod 8’s waiver language. 

12 
here, the language of the affidavits make clear that the defense is being asserted and 
the only thing missing is the proper label, we are inclined to recognize it. 12 
 
The affidavits from Mr. and Ms. Jury both allege that government actors 
explicitly told them that Tanik would be able to pursue its additional costs through an 
REA, notwithstanding the release in Mod 8.  They were also very clear that they 
would have never signed the modification without this alleged misrepresentation.   
The affidavits are also consistent with contemporaneous email inquiring about the 
means of submitting the REA.  Under the rules applying to summary judgment, in 
which we make every reasonable factual inference in favor of the non-moving party, 
we find that, though it only meets the bare bones of a fraud defense and that we may 
be skeptical of Tanik’s ability to prove all of the elements of fraud at the hearing, there 
is enough here to allow Tanik to survive to fight another day and attempt to prove its 
case. 
 
CONCLUSION 
 
The government’s motion for summary judgment is denied. 
 
Dated:  June 7, 2022 
 
 
 
J. REID PROUTY 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
I concur 
 
 
 
 I concur 
 
 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 MARK D. MELNICK 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
                                              
12 We might look at this very differently at a hearing where the other party is 
prejudiced by not being placed on notice of the need to provide its own contrary 
evidence.  That is not the case here since additional evidence from the 
government would not likely change a denial of summary judgment once Tanik 
produced evidence supporting a prima facie case of fraud. 

13 
 I certify that the foregoing is a true copy of the Opinion and Decision of the 
Armed Services Board of Contract Appeals in ASBCA No. 62527, Appeal of Tanik 
Construction Company, Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  June 7, 2022  
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals