Assist Consultants Inc.
Docket: ASBCA 61525, ASBCA 62090
Decision date: 2021-04-29

ARMED SERVICES BOARD OF CONTRACT APPEALS 
 
Appeals of -- ) 
 ) 
Assist Consultants Inc. ) ASBCA Nos. 61525, 62090 
 ) 
Under Contract No. W912ER-18-C-0009 ) 
 
APPEARANCE FOR THE APPELLANT: Douglas L. Patin, Esq.  
  Bradley Arant Boult Cummings LLP 
  Washington, DC 
 
APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. 
  Engineer Chief Trial Attorney 
Rebecca L. Bockmann, Esq.  
Matthew Tilghman, Esq. 
   Engineer Trial Attorneys 
  U.S. Army Engineer District, Middle East 
   Winchester, VA 
 
OPINION BY ADMINISTRATIVE JUDGE D’ALESSANDRIS ON THE PARTIES’ 
CROSS-MOTIONS FOR SUMMARY JUDGMENT 
 
 In June 2017 the United States Army Corps of Engineers (government or 
USACE) awarded a contract to appellant, Assist Consultants, Inc. (ACI), for 
construction of the P-960 Triton Operational Facility at the Al Dhafra Air Base, 
United Arab Emirates (UAE).  ACI attempted to satisfy the bonding requirements for 
the contract by submitting bonds issued by a corporate surety that was not listed on 
Treasury Department Circular 570, and the contracting officer rejected the bonds.  The 
award of the contract was protested, and the government took corrective action. 
 
 The government resolicited the contract and, in December 2017, again awarded to 
ACI.  The contract required ACI to submit performance and payment bonds within 
15 days of award, and provided that failure to satisfy the bonding requirement would be a 
material breach of contract and would be cause for termination for default.  ACI did not 
submit any bonds within the 15-day period, and later indicated that it would again submit 
bonds from a surety not on the Treasury Department list of approved sureties.  ACI 
argued that, as an Afghan corporation, it was not practicable for it to obtain bonding from 
a Treasury Department approved surety due to limitations of Afghan law.  The 
contracting officer indicated that he would not accept bonds from a surety not approved 
by the Treasury Department, and the parties entered into extended discussions of 
alternative methods of satisfying the bonding requirement.  The government also issued a 
cure notice.  While the parties were discussing the bonding requirements, the government 

2 
 
held the pre-construction conference.  During the conference, a government employee 
stated that any workers with an Afghan passport would not be permitted entry onto the 
Al Dhafra Air Base.  ACI requested a no-cost termination for convenience due to the fact 
that the government had not notified bidders of this restriction, and that, as an Afghan 
corporation, it would not have bid on the contract had this condition been disclosed.  The 
government did not respond to ACI’s request for a no-cost termination for convenience 
and subsequently terminated ACI for default.  We find that the government has satisfied 
its initial burden of supporting the termination for default because ACI did not satisfy the 
contractual requirement for performance and payment bonds.  However, we hold that 
there are material factual issues regarding ACI’s defense of prior material breach 
regarding the government’s purported failure to disclose its superior knowledge regarding 
an unwritten policy of prohibiting base access to Afghan passport holders.  We deny both 
motions for summary judgment.      
 
STATEMENT OF FACTS (SOF) FOR PURPOSES OF THE MOTION 
 
In August 2016, the USACE posted Solicitation No. W912ER-16-R-0029 on 
FedBizOps (app. cross-mot. at Declaration of Ismail Amiri, dated June 29, 2019 
(Amiri decl.) ¶ 5).  In preparing ACI’s Phase I Proposal, Mr. Amiri visited the UAE 
Command Military Works to obtain what he believes was the information required to 
submit and process security clearances for ACI’s workers to have access to the 
Al Dhafra Air Base.  ACI was advised by the officer handling inquiries that ACI 
should submit a copy of the signed contract once it was awarded and that would get 
things started.  ACI was not advised of any restrictions that would prevent Afghanistan 
passport holders from entering the Al Dhafra Air Base.  (Amiri decl. ¶ 6)  The 
government asserts that the UAE Command Military Works was responsible for 
granting ACI permission to work on the base, but that ACI was required to separately 
obtain base passes for each worker from the Emirati Base Security Office (R4, tab 3 
at 69-70; gov’t opp’n to app. cross-mot. at Sworn Statement of Mark Stewart, dated 
September 5, 2019 (Stewart decl.) ¶ 6; Sworn Statement of Nic Sison, dated 
September 5, 2019 (Sison decl.) ¶ 14).  The Solicitation had already advised that the 
process of obtaining those clearances would take at least six months to accomplish 
(Amiri decl. ¶ 6).   
 
On September 26, 2016 ACI responded to Phase I of Solicitation No. W912ER-16-
R-0029 (Amiri decl. ¶ 5).  On February 17, 2017, one of the prospective bidders submitted 
an inquiry on ProjNet: 
 
Some of our contractor workforce with valid visas in the 
UAE are from islamic countries that have recently been 

3 
 
banned from the US[1] to include Syria and Iraq.  We 
would like to understand the restriction about security and 
base access procedures on US side for our workforce.     
 
(R4, tab 53 at 12127 (capitalization and punctuation as in original))  On February 22, 
2017, Mark Stewart of the USACE responded: 
 
The USACE RO is not aware of any restrictions placed on 
workers entering the USAF sections of the base.  The 
primary issue is will the Al Dhafra AB Security Office 
allow workers from certain countries on base.  the RO is 
aware of workers from Iran and Afghanistan not being 
allowed on base.  All workers entering the USAF section 
of the base will have to go through biometric screening 
through DBIDS before they will be allowed to enter USAF 
sections. 
 
(Id. at 12127-28 (capitalization and punctuation as in original))  
 
As a part of the Phase II Proposal, ACI was required to submit a bid bond in the 
amount of $3 million.  The government acknowledged receipt of ACI’s bank cashier 
check in the amount of $3 million on March 1, 2017.  (Amiri decl. ¶ 7)   
 
On June 29, 2017, the government awarded Contract No. W912ER-17-C-0010  
(-0010 contract), to Assist for the design and construction of the P-960 Triton Operational 
Facility at the Al Dhafra Air Base, UAE (R4 tab 19).  That same day, and before the award 
was communicated to ACI, the USACE UAE in-country Area Engineer Mark Stewart 
emailed his boss Khaled Masoud, expressing his concerns that “there may be a big 
problem with [ACI] obtaining base passes.  The [contractor] is located in Afghanistan and 
we have seen the Al Dhafra Security Office not allow anyone on base that has a passport 
from Afghanistan” (app. cross-mot. at ex. 2; ex. 3 (Stewart Deposition) at 25).  Mr. Stewart 
later testified at deposition that he had been told by a project engineer, Jai Parksh, that 
anyone with an Afghan passport would not be granted base access (app. cross-mot. at ex. 3 
at 25-26).  In early July 2017, the government held internal discussions and concluded that 
base access would not be a problem for ACI, based on ACI’s work plan.  In August 2017, 
the USACE and Air Force held further discussions, without ACI present, and concluded 
that ACI had a presence in the UAE and that ACI had represented that they had 
subcontractors that had previously worked on the base and, therefore, there should not be a 
problem with base access.  (Gov’t opp’n at ex. 3 at 9982; Stewart decl. ¶ 19)  Mr. Stewart 
                                              
1 Executive Order No. 13769, colloquially known as the “Muslim Ban” was issued on 
January 27, 2017, 3 weeks before the ProjNet question.   
 

4 
 
states that Mr. Amiri informed him that ACI “planned to use subcontractors who had 
worked at the base previously” and that it was “possible that those subcontractors could 
have had active base passes that could possibly be transferred to work under a different 
contractor” (Stewart decl. ¶ 18).  Mr. Amiri denies that this conversation took place 
(Second Declaration of Ismail Amiri, dated October 16, 2019 (Second Amiri decl.) ¶ 5). 
 
The -0010 contract included Federal Acquisition Regulation (FAR) 52.228-15, 
PERFORMANCE AND PAYMENT BONDS - CONSTRUCTION (OCT 2010) 
which provides in relevant part: 
 
(b)  Amount of required bonds.  Unless the resulting 
contract price is $150,000 or less, the successful offeror 
shall furnish performance and payment bonds to the 
Contracting Officer as follows: 
 
(1) Performance bonds (Standard Form 25).  The 
penal amount of performance bonds at the time 
of contract award shall be 30 percent of the 
original contract price. 
 
(2)  Payment Bonds (Standard Form 25-A).  The 
penal amount of payment bonds at the time of contract 
award shall be 30 percent of the original contract price. 
 
  . . . 
 
(d)  Surety or other security for bonds.  The bonds 
shall be in the form of firm commitment, supported by 
corporate sureties whose names appear on the list 
contained in Treasury Department Circular 570, individual 
sureties, or by other acceptable security such as postal 
money order, certified check, cashier’s check, irrevocable 
letter of credit, or, in accordance with Treasury 
Department regulations, certain bonds or notes of the 
United States. 
 
(R4, tab 19 at 57-58)  The -0010 contract also provided at Section 00 73 10 - 
Supplemental Contract Requirements that, as a condition precedent to issuance of notice 
to proceed, ACI must provide to the Contracting Officer and Contract Specialist 
“original and fully executed Surety or other security for bonds in accordance with FAR 
Clause, 52.228-15, PERFORMANCE AND PAYMENT BONDS -- 
CONSTRUCTION.”  Section 00 73 10 further states:  “FAILURE TO PROVIDE THE 
FOLLOWING ITEMS TO THE CONTRACTING OFFICER WITHIN FIFTEEN 

5 
 
(15) DAYS OF CONTRACT AWARD SHALL BE CONSIDERED A MATERIAL 
BREACH OF CONTRACT AND COULD CAUSE THIS CONTRACT TO BE 
TERMINATED FOR DEFAULT/CAUSE.”  (R4, tab 19 at 65)   
 
 Following award of the -0010 contract, ACI submitted to the contracting officer, 
Mr. Tino Philip, a performance bond and a payment bond for that contract, each 
executed by a representative of ION Insurance Company, Inc. (ION), a commercial 
surety bonding company (R4, tab 5).  ION is not, and was not at any relevant time, a 
U.S. Treasury certified surety and does not appear in Treasury Department Circular 570.  
(id.; compl. ¶ 10; gov’t mot., ex. 1).  The bonds were submitted along with a letter dated 
July 18, 2017, from ION, stating “we would submit that it is impractical for [ACI] to 
obtain bonds for this contract from Treasury listed sureties” (R4, tab 5 at 1).  On July 26, 
2017, Mr. Philip rejected ACI’s July 2017 request to use ION bonds to meet the 
requirements of the -0010 contract (R4, tab 43 at 1).  Mr. Philip asserts that he rejected 
the bonds because they did not comply with that contract’s bond requirements (Sworn 
Statement of Tino Philip, dated February 13, 2019 (Philip decl.) ¶ 7).   
 
On July 31, 2017, the award of the -0010 contract was protested by an 
unsuccessful offeror (R4, tab 45 at 29).  The government ultimately engaged in 
corrective action by terminating for convenience the -0010 contract, and requesting 
resubmission of proposals and re-evaluating all responsive proposals (R4, tab 37; 
compl. ¶ 7). 
 
Following the bid protest and the government’s corrective action, ACI resubmitted 
its proposal, with a date of November 22, 2017 (R4, tab 27).  Upon re-evaluation, the 
government again awarded the P-960 project to ACI, on December 5, 2017 (R4, tab 3 
at 2).  The second award, via Contract No. W912ER-18-C-0009 (the contract), was in the 
amount of $19,685,752 for the design and construction of the P-960 Triton Operational 
Facility at the Al Dhafra Air Base, UAE (id. at 1-2).  
 
The Contract required that ACI:  (a) commence work under this 
contract within one (1) calendar day after the date the Contractor 
receives the notice to proceed; (b) prosecute the work diligently; and 
(c) complete the entire work ready for use not later than nine hundred 
twenty nine (929) calendar days from award.  (R4, tab 3 at 25)  The 
Solicitation No. W912ER-16-R-0029 was incorporated into the contract 
(id. at 17).  The solicitation, incorporated into the contract, included FAR 
52.228-1, BID GUARANTEE (SEP 1996), which states in part:  
 
(d)  If the successful bidder, upon acceptance of its bid by 
the Government within the period specified for acceptance, 
fails to execute all contractual documents or furnish 
executed bond(s) within 10 days after receipt of the forms 

6 
 
by the bidder, the Contracting Officer may terminate the 
contract for default. 
 
(R4, tab 36 at 31) 
 
The solicitation and the contract included FAR 52.228-15, PERFORMANCE 
AND PAYMENT BONDS - CONSTRUCTION (OCT 2010), the same clause which 
was contained in the -0010 contract.  Pursuant to FAR 52.228-15, the penal sum of the 
performance bond was $5,905,725.60 (30 percent of the contract price) (R4, tab 3 at 51).  
Similarly, the penal sum of the payment bond was $5,905,725.60 (30 percent of the 
Contract price) (id.).  The contract also contained Section 00 73 10 Supplemental 
Contract Requirements, as did contract -0010 (id. at 62-63). 
 
The Contract specifications required ACI to complete the design in stages:  
35% (preliminary design); 65% (design development); 100% (pre-final); and final (id. 
at 129-130).  Upon submission of certified design documents for each stage, ACI was 
permitted to proceed with material and equipment purchases, fabrication, and 
construction of any elements covered by that design submittal (R4, tab 3 at 121).  ACI 
was required to start construction once each design submittal was approved and the 
government issued clearance for construction (id. at 129). 
 
ACI did not furnish the performance and payment surety bonds by December 20, 
2017, 15 days after award, as required by Section 00 73 10 of the contract (compl.¶ 8; 
R4, tab 2 at 3).  On January 3, 2018, ACI’s representative Saed-Ismail Amiri stated, in a 
telephone conversation with Mr. Philip and government project manager, Peter DeMattei, 
that ACI planned to submit performance and payment bonds from ION (compl. ¶ 8; R4, 
tab 6).  Mr. Philip informed ACI that its plan to submit ION bonds would not comply 
with the contract’s performance and payment bond requirements (Philip decl. ¶ 13).  
Later that day, Mr. Amiri informed Mr. Philip via email that ACI would furnish an 
irrevocable letter of credit from its banking institution as required security, in order to 
meet the contract’s bonding requirements (R4, tab 6).  During these discussions, ACI 
consistently asserted that the ION bonds were permitted pursuant to FAR 28.201, and 
28.202 (Amiri decl. ¶ 23). 
 
On January 12, 2018, ACI proposed five different options to satisfy the bonding 
requirements (R4, tab 7).  Specifically, ACI proposed to (1) furnish performance and 
payment bonds from ION in the penal sum amounts set forth in the contract; (2) furnish 
performance and payment bonds from ION in the penal sum of 50% of the contract 
value for both the performance and payment bonds; (3) furnish ION bonds in the penal 
sum amount of 30% along with the remittance of $3 million in United States bonds (per 
FAR 28.204-1); (4) furnish ION bonds in the penal sum amount of 30%, along with the 
remittance of $3 million in United States bonds, with the government retaining 
10% from progress payments; or (5) remit $3 million in United States bonds and 

7 
 
negotiate with the government regarding an amount of retainage to apply to progress 
payments (id.).  Mr. Philip, the contracting officer, rejected ACI’s proposed actions 
based upon his determination that the proposed options would not meet the 
“requirements of the contract” (Philip decl. ¶ l4).   
 
The government issued a cure notice on January 12, 2018, addressing ACI’s 
failure to furnish the contractually-required bonds (R4, tab 8).  In the cure notice, 
Mr. Philip notified ACI that “the Government consider[ed ACI’s] failure to provide 
original and fully executed surety bonds or other security for the performance and 
payment bonds requirement . . . a condition that is endangering performance of the 
Contract” (id. at 1).  The cure notice further provided that the government may terminate 
ACI for default under FAR 52.249-10, Default (Fixed-Price Construction), unless this 
condition was cured within 10 days (id.).  ACI responded to the government’s cure notice 
by letter dated January 16, 2018 (R4, tab 9).  ACI did not dispute that it failed to meet the 
contract’s performance and payment bond requirements, and as its response to the cure 
notice and to “avoid termination for default,” stated it would furnish “alternative 
security” in the form of a cashier’s check for $3 million and $8,811,451.20 in U.S. bonds 
(to fulfill the 30 percent penal sum for performance bonds, and the 30 percent penal sum 
for payment bonds, in accordance with the contract requirements) (R4, tab 9 at 1).  As 
part of this proposal, ACI directed Mr. Philip to “retain [ACI’s $3 million check that it 
had furnished as a bid guarantee along with its proposal] and apply it to ACI’s obligation 
to furnish” compliant bonds (id.).  However, ACI noted that it believed that the ION 
bonds were contractually permitted, and that it was only proposing to take this action due 
to the threat of default (id. at 2).   
 
The following day, January 17, 2018, ACI’s representative Ahmad Faisal Raoufy 
informed Mr. Philip via telephone that while awaiting the U.S. Bonds, ACI would 
initiate a wire transfer, which, along with the $3 million cashier’s check, would cover 
the penal sum of the performance and payment bonds to fulfill the bond requirements 
(R4, tab 28 at 1).  ACI’s representative further stated that he would provide the 
government a confirmation of this transaction the following day (R4, tab 12 at 1-2).  In 
an email on January 18, 2018, Mr. Philip asked ACI to confirm that it wanted the 
government to retain the $3 million check that was submitted as a bid guarantee as part 
of the penal sum of the performance bond (Amiri decl. ¶ 25).  ACI did not confirm that 
direction (id.).  In a follow-up letter sent January 18, 2018, Mr. Philip notified ACI that 
“[t]he Government will not issue notice to proceed until ACI has complied with the ... 
bond requirement[s]” (R4, tab 28 at 1). 
 
On January 17, 2018, the USACE Finance Center provided the bank routing 
information for Mr. Raoufy’s anticipated wire transfer (R4, tab 48 at 2-3).  Mr. DeMattei 
provided this bank routing information to Mr. Amiri that same day (R4, tab 46).  On 
January 18, 2018, the USACE sent ACI’s $3 million cashier’s check to the USACE 
Finance Center (Philip decl. ¶ 17).  On January 20, 2018, the government requested 

8 
 
written confirmation from ACI that (1) ACI will be able to comply with the contract’s 
bond requirements; and (2) after ACI complies with the bond requirements, it will be 
able to complete all of the work required for this project (R4, tab 10 at 2).  There is no 
response to the government’s request in the record.   
 
While the parties were discussing the bonding requirements, the parties held the 
pre-construction meeting.  The contract required that ACI hold its pre-construction 
meeting any time prior to mobilization and before construction work began (R4, tab 3 
at 90).  The pre-construction meeting was held on or about January 20, 2018,2 in 
Abu Dhabi, UAE (R4, tab 29).  At the pre-construction conference, the USACE 
Resident Engineer for the UAE read the following statement from his agenda 
document:  
 
The Prime Contractor, ACI and ALL of their Sub-Contractors 
shall obtain Certification to work on a Military Base in the 
UAE.  The application for this can be filled out and submitted 
online through Command Military Works (CMW).  This 
process if not followed up on almost a daily basis could take 
as long as 3-6 months.  Anyone that submits an Afghanistan 
Passport will NOT be allowed entry to Al Dhafra AB.  
 
(App. cross-mot. at ex. 5 (Stewart depo. at 55); ex. 6 (Philip depo. at 40); ex. 7 at 11; 
see also Amiri decl. ¶ 29)  Mr. Stewart, explained at the meeting that the UAE 
government has an ongoing but unwritten policy of refusing to allow Afghan Nationals 
access to the base.  This restriction is not from the US side or US base but the 
restriction is from the Emiratis who control the main entrance (Amiri decl. ¶ 30).  
Mr. Stewart further testified at deposition that the policy was unwritten, and that:   
 
if you go and ask Emiratis for a letter that says you will not 
allow these people on base because they’re from 
Afghanistan, they will feel insulted.  They will not give 
you a letter or a document that states that.  It’s the way 
they do it.  I mean, they just don’t put things down in 
writing if they can help it. 
 
(App. cross-mot. at ex. 9 (Stewart depo.) at 67))  Mr. Stewart further testified that he: 
 
went to the Air Force to talk with them and that’s when 
they produced the memo that’s part of one of the exhibits – 
Tino’s letter, that lists several different companies and it 
                                              
2 Documents in the record conflict as to whether the meeting was held on January 20, 
2018 or January 21, 2018, and the exact date is immaterial to this decision.    

9 
 
says they would have to undergo stringent security checks, 
and if they didn’t agree to it, they would not be allowed on 
base. 
 
(App. cross-mot. at ex. 10 (Stewart depo.) at 70-71)  The government attempts to 
walk-back this statement by asserting that the Emirati security office policies were 
unpredictable (Sison decl. ¶¶ 10-12).  The parties dispute an additional statement made 
during the pre-construction conference.  Mr. Amiri states that, during the meeting, the 
USACE construction representative Nic Sison told ACI that he would call a UAE 
official, Captain Ali, to inquire about the restriction and later during the meeting 
reported back that Captain Ali had confirmed that Afghans are not allowed entry onto 
the Al Dhafra Airbase (Amiri decl. ¶ 31; R4, tab 15 at 1-2).  Mr. Sison states that he 
did not offer to contact Captain Ali, and simply stated that ACI would need to contact 
the Emirati Security Office (Sison decl. ¶ 13).  
 
By email dated January 22, 2018, Mr. Amiri wrote to the contracting officer, 
stating that, if the USACE had disclosed this policy in the solicitation, ACI would not 
have submitted a proposal for the contract, and that if the USACE had disclosed this 
policy after ACI submitted its proposal and prior to award (either original or post-protest), 
ACI would have withdrawn its proposal.  ACI offered to accept a no-cost termination of 
the contract for the convenience of the government.  The contracting officer never 
responded to this request in writing.  (Amiri decl. ¶ 32; Amiri decl. at ex. 21)  By letter of 
the same date, ACI, through counsel, also stated, that because “its firm is not going to be 
allowed access to the construction site due to UAE prohibitions against Afghan nationals 
on the base,” that there was “no point in posting a performance bond” (R4, tab 11 at 1).  
ACI additionally suggested that Mr. Philip should accept bonds supported by ION, 
because the USACE previously accepted performance and payment bonds underwritten by 
a different non-Treasury listed surety on one of ACI’s 30 government contracts or task 
orders (R4, tab 11 at l; gov’t mot. at ex. 2 (Philip decl.) ¶ 7).  ACI later cited to a USACE 
contract in Romania where the government accepted performance and payment bonds 
issued by ION (Amiri decl. ¶ 12).   
 
Also relevant is a dispute between the parties regarding ACI’s labor staffing 
plans.  In its proposal, ACI stated that it would staff the project with engineers and 
supervisors working out of its Abu Dhabi, UAE office and that its project team “will be 
highly professional personnel from USA, UK, and Turkey” (R4, tab 23 at 20).  ACI 
additionally represented that it previously had performed work at the Al Dhafra Air Base 
(R4, tab 25 at 60).  Additionally, ACI’s proposal indicated that it would “utilize small 
local subcontractors and labor providers in UAE” (R4, tab 23 at 10) and that it planned 
to use UAE subcontractors with existing base access (R4, tab 27 at 54).  However, at the 
pre-construction conference, Mr. Stewart told Mr. Amiri that it might be possible to get 
a few key Afghan employees base access but Mr. Amiri told Mr. Stewart that ACI 
planned to use roughly 100 Afghan nationals to perform the contract (app. resp. to gov’t 

10 
 
opp’n at ex. 4 (Stewart depo.) at 65).  Mr. Stewart told Mr. Amiri that ACI was “gonna 
have a problem . . . ‘cause I’m pretty sure [the UAE security are] not gonna let that 
many people with that – from Afghanistan on a UAE military base” (id.).  Additionally, 
Mr. Amiri’s January 22, 2018 email states that ACI “is an Afghan company that utilizes 
Afghan workers” and that its “core staff of more than 60 engineers and supervisors are 
Afghan Nationals and are used to perform our work” (Amiri decl. at ex. 21). 
 
On January 25, 2018, Mr. Philip responded to ACI’s January 22, 2018 letter, 
stating that “USACE ha[s] received no confirmation that the UAE government ha[s] 
any such policy in place” prohibiting Afghan nationals (R4, tab 13 at 1).  Mr. Philip 
attached to his letter a memorandum from the Department of the Air Force, 
Headquarters - 380th Air Expeditionary Wing at Al Dhafra Air Base, which stated that 
a native or passport holder of a specific country listed in the memorandum, would be 
prohibited access to the base if those persons did not either consent to additional 
screening, or obtain written approval of the installation commander (id. at 1, 4-5).  
However, this document appears to address access to the United States portion of the 
base, and not the UAE base access that is required for an individual to reach the US 
portion of the base.   
 
In a separate letter, also dated January 25, 2018, Mr. Philip issued a show cause 
notice, providing ACI 10 days, until February 4, 2018, to show cause as to why its 
failure to perform arose from causes beyond its control and without fault or negligence 
on its part (R4, tab 12).  Mr. Philip informed ACI that he considered ACI’s silence as 
to whether it would meet the contract’s bond requirements an affirmation of ACI’s 
inability or unwillingness to comply with those requirements (id. at 2). 
 
Six days after the issuance of the Government’s show cause notice, ACI’s 
Office Engineer, Naeem Alokozay sent Mr. Philip an email stating that ACI “takes 
your show cause letter . . . seriously” and that ACI was “working to cure the defects” 
referenced in the show cause notice (R4, tab 14 at 2-3).  Mr. Alokozay also stated that 
ACI was working with a “finance broker” and was “working diligently to satisfy” the 
contract’s performance and payment bond requirements (id. at 2).  Mr. Alokozay 
requested 10 additional days (until February 14) by which to respond to the show 
cause notice and further stated that ACI’s design team was “proceeding [on] the job 
[and] developing the master plan and site layout” (id. at 3).   
 
On January 31, 2018, Mr. Philip responded by email to Mr. Alokozay’s message, 
seeking more information before he extended the show cause response deadline (R4, 
tab 14 at 1-2).  With regard to the design work Mr. Alokozay represented ACI was 
undertaking, Mr. Philip stated that “your firm is engaging in this work at its own risk, 
and ACI has been notified via the January 25, 2018 show cause letter that the 
government is seriously considering termination.  I would consider these facts before 
incurring any additional costs on this project” (id. at 2).  On that same date, Mr. Raoufy 

11 
 
responded to Mr. Philip’s email and instructed Mr. Philip to “disregard” Mr. Alokozay’s 
email, as Mr. Alokozay “was not authorized to send it and does not speak for Assist 
Consultants, Inc.” (id. at 1).  On February 1, 2018, Mr. Philip asked for clarification on 
this retraction, to which Mr. Amiri responded “the email from Mr. Raoufy speaks for 
itself; Mr. Alokozay was not authorized to communicate with [the contracting officer], 
please ignore his email” (R4, tab 50 at 2).  Mr. Philip responded to Mr. Amiri with an 
email dated February 1, 2018, which stated: 
 
It was my understanding from our conversation on January 17, 
and subsequent conversations at the pre-construction meeting 
that ACI would provide some other acceptable security ... 
[c]an you please confirm whether ACI intends to meet the 
bonding requirement stated in the Contract?  It is rather 
concerning that I have asked you on several occasions to 
confirm this, and you have not provided any response . . . . 
 
(R4, tab 50 at 1) 
 
On February 4, 2018, Mr. Raoufy responded to the government’s show cause 
notice (R4, tab 15).  In this response, Mr. Raoufy stated that ACI had already provided 
performance and payment bonds that met the contract requirements, demonstrating its 
“ability and willingness to comply with the Contract’s bonding requirements” (id. at 1).  
The government interprets this as a reference to the ION bonds that ACI had submitted 
for the -0010 contract (gov’t mot. at 12) while ACI asserts it obtained ION bonds for 
the re-awarded contract, but did not submit the bonds to the contracting officer (Amiri 
decl. ¶ 21, see also  ex. 26).  In addition, Mr. Raoufy indicated ACI had “entered into 
discussions with a U.S. broker to obtain Treasury Department Circular 570 bonding” 
(R4, tab 15 at 2).  Mr. Raoufy’s message attached a letter dated February 1, 2018 from 
Michael Youngblut, Vice President, National Surety Practice, for M&T Insurance 
Agency (R4, tab 15 at 3).  Mr. Raoufy also requested that the government “suspend a 
response” to the show cause notice for 25 days, because “the process itself requires an 
extensive amount of documentation and examination, especially given that it appears 
that no Treasury Department Circular 570-listed surety has ever issued performance and 
payment bonds to an Afghan company” at which time ACI would provide an update on 
its “ability to substitute bonding from a Treasury Department Circular 570-listed surety 
for the bonds” (R4, tab 15 at 2).   
 
On February 6, 2018, Mr. Philip responded to ACI’s February 4, 2018 letter, 
providing ACI until February 12, 2018 to provide any additional information to 
supplement its February 4 response to the show cause notice (R4, tab 16 at 2).  The 
February 6 letter reminded ACI of the options provided in the contract for meeting the 
bonding requirements, and stated that if ACI required additional time to meet the 
bonding requirements by obtaining bonds supported by a Treasury Department 

12 
 
Circular 570 surety, ACI was required to meet the bonding requirements in the 
meantime with some other form of acceptable security listed in FAR 52.228-15.  (Id.)  
The letter concluded: 
 
You are reminded that since ACI has not received notice to 
proceed, any work ACI undertakes is at ACI’s own risk.  It 
is suggested that ACI conside[r] this fact, as well as the 
fact that the Government has notified ACI that it is 
considering terminating ACI for default, prior to incurring 
any costs on this project. 
 
(Id. at 3-4) 
 
On the February 12, 2018 deadline for supplementing its show cause response, 
Mr. Raoufy submitted a letter indicating that “it is impracticable to obtain 570-listed 
surety” due to Afghan law, and as evidence of such, attached a screenshot of a 
February 8, 2018 email from Mr. Youngblut, indicating that a Treasury Department 
Circular 570 surety, Euler Hermes, would seek a 100% letter of credit security/collateral 
from a “US and/or European bank” to consider the bonding process, along with 
responses for three other Treasury Department Circular 570 sureties (R4, tab 17 at 1, 3). 
 
Mr. Raoufy’s February 12 letter indicated that after receiving Mr. Youngblut’s 
February 8, 2018 email, ACI requested that Mr. Youngblut contact a “special” surety, 
Lexon (id. at 1).  Mr. Raoufy stated that ACI was “cautiously optimistic about 
successfully completing [the underwriting] process” and that its “best estimate is that it 
will take 15-20 days to complete this process” (id.).  Later on February 12, 2018, ACI 
sent Mr. Philip a letter on Lexon Surety Group letterhead, signed by Michael Youngblut, 
Vice President, National Surety Practice, for Lexon Surety Group, the same title as 
previously listed as his position for M&T Insurance Agency (R4, tab 18).  In this letter, 
Mr. Youngblut stated “[w]e have started the full underwriting process ... [and] should 
have the process completed and be in a position to provide ACI with the necessary 
Performance and Payment bonds for this project in 7-10 business days.”  (Id.)   
 
On February 12, 2018, Mr. Philip terminated ACI’s right to proceed with work 
under the contract pursuant to FAR 52.249-10 (R4, tab 2).  Mr. Philip determined that 
ACI had not shown that it was impracticable for it to obtain bonds supported by a 
surety listed in the Treasury Department Circular 570 (R4, tab 33 at 3, 5, tab 34).  
Mr. Philip additionally determined that a change to the contract to permit bonds not 
issued by Treasury Department Circular-570 sureties would have to have been done 
pre-award because it would have “altered the field of competition” and thus, would 
have been unfair to other offerors (R4, tab 33 at 3).   
 
 

13 
 
DECISION 
 
I. Standard Of Review  
 
We will grant summary judgment only if there is no genuine issue as to any 
material fact, and the moving party is entitled to judgment as a matter of law.  Celotex 
Corp. v. Catrett, 477 U.S. 317, 322 (1986).  A material fact is one that may affect the 
outcome of the decision.  Anderson v. Liberty Lobby, Inc., 477 U.S. 242, 248-49 (1986).  
The moving party bears the burden of establishing the absence of any genuine issue of 
material fact, and all significant doubt over factual issues must be resolved in favor of 
the party opposing summary judgment.  Mingus Constructors, Inc. v. United States, 
812 F.2d 1387, 1390-91 (Fed. Cir. 1987).  Once the moving party has met its burden of 
establishing the absence of disputed material facts, then the non-moving party must set 
forth specific facts, not conclusory statements or bare assertions, to defeat the motion.  
Pure Gold, Inc. v. Syntex (U.S.A.), Inc., 739 F.2d 624, 626-27 (Fed. Cir. 1984).  “A 
genuine issue of material fact arises when the nonmovant presents sufficient evidence 
upon which a reasonable fact finder, drawing the requisite inferences and applying the 
applicable evidentiary standard, could decide the issue in favor of the nonmovant.”  
C. Sanchez and Son, Inc. v. United States, 6 F.3d 1539, 1541 (Fed. Cir. 1993). 
 
II. Termination For Default 
 
 The government moves for summary judgment that ACI did not comply with 
the bonding requirements of the contract and, thus, that the government properly 
terminated ACI for default.  ACI cross-moves for summary judgment that the 
government committed a prior material breach, excusing ACI’s failure to perform, and 
that it did not breach the contract because it offered bonds that the contracting officer 
improperly failed to accept.   
 
 Termination for default is a “drastic sanction ...which should be imposed (or 
sustained) only for good grounds and on solid evidence.”  J.D. Hedin Constr. Co. 
v. United States, 408 F.2d 424, 431 (Ct. Cl. 1969).  When a contractor appeals a 
termination for default to the Board, the government bears the initial burden of 
justifying the termination.  If the government demonstrates the propriety of the 
termination, the burden shifts to the contractor to demonstrate that its default was 
excusable, either because the government committed a prior material breach that 
discharged appellant’s duty to perform; the breach was beyond the appellant’s 
control and not due to the appellant’s fault or negligence; or because the contracting 
officer’s default decision was arbitrary or capricious.  Highland Al Hujaz Co., 
ASBCA No. 58243, 16-1 BCA ¶ 36,336 at 177,164 (internal citations omitted).  
Accordingly, we first review the government’s decision to terminate ACI for 
default.  As we find that the termination for default was justified we next look to 
ACI’s argument that the government committed a prior material breach.  Because 

14 
 
we find that there are material factual issues in dispute regarding ACI’s allegations 
of prior material breach, we deny both motions.   
 
A. Termination For Failure To Satisfy the Bonding Requirement 
 
 The facts regarding the contracting officer’s termination of ACI for default 
generally are not in dispute.  After ACI submitted its bid on the -0010 contract, it 
attempted to satisfy the bonding requirement with bonds issued by ION (R4, tab 5).  
The contracting officer indicated that the bonds were not acceptable because they were 
not issued by a surety listed on Treasury Department Circular 570 (R4, tab 43 at 1; 
Philip decl. ¶ 7).  After the -0010 contract was terminated for convenience due to a bid 
protest, ACI resubmitted its bid, with knowledge that the contracting officer did not 
intend to accept non-conforming bonds, and indicated that it intended to satisfy the 
bonding requirements with non-conforming bonds.  The contracting officer informed 
ACI of the contractually-permissible means of satisfying the bonding requirement and 
provided ACI with multiple opportunities to meet the contractual requirements (Philip 
decl. ¶ 13; R4, tabs 7-8, 10, 12, 14, 16, 50).  ACI failed to do so, and the contracting 
officer properly terminated ACI for default (subject to ACI’s argument, discussed 
below that the government committed a prior material breach).   
 
As always, we start with the terms of the contract.  The contract contained 
FAR 52.228-15, PERFORMANCE AND PAYMENT BONDS - CONSTRUCTION 
(OCT 2010) which provides in relevant part that the contractor was required to submit 
performance and payment bonds in the amount of 30% of the contract price, and that: 
 
(d)  Surety or other security for bonds.  The bonds shall be 
in the form of firm commitment, supported by corporate 
sureties whose names appear on the list contained in 
Treasury Department Circular 570, individual sureties, or 
by other acceptable security such as postal money order, 
certified check, cashier’s check, irrevocable letter of credit, 
or, in accordance with Treasury Department regulations, 
certain bonds or notes of the United States. 
 
(R4, tab 3 at 51)  In addition, the contract contained Section 00 73 10, Supplemental 
Contract Requirements, providing that, as a condition precedent to issuance of notice 
to proceed, ACI must provide to the Contracting Officer and Contract Specialist 
“original and fully executed Surety or other security for bonds in accordance with 
FAR 52.228-15, PERFORMANCE AND PAYMENT BONDS CONSTRUCTION.”  
Section 00 73 10 further states:  “FAILURE TO PROVIDE THE FOLLOWING 
ITEMS TO THE CONTRACTING OFFICER WITHIN FIFTEEN (15) DAYS OF 
CONTRACT AWARD SHALL BE CONSIDERED A MATERIAL BREACH OF 

15 
 
CONTRACT AND COULD CAUSE THIS CONTRACT TO BE TERMINATED 
FOR DEFAULT/CAUSE.”  (R4, tab 3 at 62) 
 
 As detailed in the facts above, ACI did not submit bonds compliant with 
FAR 52.228-15, or the alternatives contained in that FAR section, such as a certified 
check, cashier’s check, irrevocable letter of credit, or, bonds or notes of the 
United States.  Failure to satisfy the bonding requirement is a valid basis for the 
government to terminate a contract for default.  See, e.g., Aetna Cas. & Sur. Co. v. 
United States, 208 Ct. Cl. 515, 519 (1975); Ruffin’s A-1 Contracting, ASBCA No. 
38343, 90-3 BCA ¶ 23,243 at 116,626.  ACI does not allege that it submitted bonds that 
complied with FAR- 52.228-15.  Instead, ACI asserts that the contracting officer 
misinterpreted the requirements of the contract, and should have accepted bonds issued 
by a surety not listed on Treasury Department Circular 570, such as the ION bonds that 
ACI attempted to submit for the -0010 contract and states that it procured for this 
contract (app. cross-mot. at 22-29).  ACI additionally argues that the government 
improperly found that ACI failed to provide adequate assurances that it would comply 
with the bonding requirements (app. cross-mot. at 29-30), and that the government failed 
to prove that ACI was endangering performance of the contract (id. at 31-32).  As 
discussed below, we reject these arguments and hold that the government had a valid 
basis for terminating ACI for default (subject to ACI’s prior breach defense discussed 
later in this decision).   
 
 ACI’s main argument is that the contracting officer erred in requiring that the 
performance and payment bonds be issued by “corporate sureties whose names appear 
on the list contained in Treasury Department Circular 570” (FAR 52.228-15(d)) 
because another FAR provision, 28.202 provides that “[f]or contracts performed in a 
foreign country, sureties not appearing on Treasury Department Circular 570 are 
acceptable if the contracting officer determines that it is impracticable for the 
contractor to use Treasury listed sureties” (FAR 28.202(b)).  Unfortunately for ACI, 
FAR 28.202, is not incorporated into the contract.  Nevertheless, ACI contends that the 
contract should be interpreted as containing FAR 28.202, because another FAR 
provision, FAR 28.201, provides that “[s]olicitations shall not preclude offerors from 
using the types of surety or other security permitted by this subpart, unless prohibited 
by law or regulation” and that FAR 28.201 simply refers to “corporate or individual 
sureties” without specifying that the sureties be listed on Treasury Department 
Circular 570 (app. cross-mot. at 24-26).  
 
 We reject ACI’s interpretation of the contract based on FAR 28.202(b) for 
several reasons.  First, as mentioned above, the FAR provision is not included in 
ACI’s contract.  Second, to the extent that FAR 28.201, could be interpreted as 
requiring the contracting officer to accept bonds issued by sureties not listed on 
Circular 570, ACI waived this argument by not raising it prior to award of the contract.  
This is especially true here, where ACI was aware based on the -0010 contract that the 

16 
 
contracting officer intended to enforce the provision of FAR 52-228-15 that the bonds 
be issued by a Treasury Department Circular 570 surety.  In Blue & Gold Fleet, L.P. 
v. United States, 492 F.3d 1308, 1315 (Fed. Cir. 2007) the Federal Circuit held that a 
party that had an opportunity to object to a patent error in the terms of a solicitation, 
but did not do so prior to award, had waived its right to raise the same objection in a 
bid protest before the Court of Federal Claims.  The Federal Circuit has more 
generally held that this waiver principle “applies to all situations in which the 
protesting party had the opportunity to challenge a solicitation before the award and 
failed to do so.”  COMINT Systems Corp. v. United States, 700 F.3d 1377, 1382 (Fed. 
Cir. 2012); Inserso Corp. v. United States, 961 F.3d 1343, 1349 (Fed. Cir. 2020).  
Similarly, the Board has recognized this waiver principle.  Walsh Constr. Co., ASBCA 
No. 52952, 02-2 BCA ¶ 32,024 at 158,279-80, aff’d Walsh Contr. Co. v. Brownlee, 
80 Fed. Appx. 679 (Fed. Cir. 2003).  Moreover, the Federal Circuit’s recent limitation 
of the waiver doctrine is not applicable here.  In Boeing Co. v. United States, 968 F.3d 
1371, 1377-78 (Fed. Cir. 2020), the Federal Circuit limited the application of the 
waiver principle where it would be futile for the contractor to object pre-award.  In that 
case, Boeing challenged the lawfulness of a mandatory FAR provision, FAR 30.606.  
In short, the court reasoned that Boeing could not have waived its right to challenge 
the FAR provision since the agency did not have discretion to waive a mandatory FAR 
provision.  Boeing, 968 F.3d at 1377.  However, here, FAR 28.202(b) would allow the 
contracting officer to allow bonds from sureties not listed on Circular 570 upon a 
finding by the contracting officer that it was “impracticable” for the contractor to 
obtain bonds from a Treasury Department listed surety (FAR 28.202(b)).  Thus, to the 
extent that FAR 28.201, required the government to consider non-Treasury listed 
sureties, ACI has waived that argument.   
 
 Third, even if ACI is correct that FAR 28.202(b) should be interpreted as part of 
the contract, that provision only applies if the contracting officer determines that it is 
“impracticable” for the contractor to obtain Treasury approved bonds.  However, here, 
the contracting officer did not make such a determination.  In fact, the contracting 
officer declined to consider non-Treasury listed bonds because such a change would 
have altered the competitive structure of the solicitation and would not be fair to other 
bidders (R4 tab 33 at 3).  Fourth, to the extent FAR 28.201 or FAR 28.202 are 
contained in the contract, which they are not, they do not create an enforceable right for 
ACI because the provisions are not for the benefit of the contractor.  Instead, the 
relevant FAR provisions are for the protection of the government.  Allen Engineering 
Contractor, Inc. v. United States, 115 Fed. Cl. 457, 463 (2014); 40 U.S.C. § 3131(b)(1) 
(providing that performance bond is provided by the contractor “for the protection of 
the Government”).  Finally, to the extent ACI argues that its interpretation of the 
FAR 28.201 and 28.202 must be correct because another USACE contracting officer 
accepted ION bonds on a single contract in Romania (app. resp. to gov’t opp’n at 19), 
the Board performs a de novo review and grants no weight to a contracting officer’s 

17 
 
legal conclusions, especially the conclusions of a contracting officer on another 
contract.    
 
 ACI additionally asserts that FAR 28.202(b) requires a determination of 
impracticability based upon the circumstances of ACI, as the awardee.  The FAR 
provision provides that non-Circular 570 sureties are permissible for contracts 
performed in foreign countries “if the contracting officer determines that it is 
impracticable for the contractor to use Treasury listed sureties.”  FAR 28.202(b).  
Thus, according to ACI, as an Afghan company, the determination should be based on 
the practicality of an Afghan contractor obtaining bonds supported by a Circular 570 
surety (app. resp. to gov’t opp’n at 21).  The government, instead, asserts that the 
determination should be based upon the location of the project, and that a contractor 
performing a contact in the UAE can obtain bonds supported by a Circular 570 surety 
(gov’t opp’n to app. cross-mot. at 54).  As noted above, we hold that the determination 
of whether to accept non-Circular 570 bonds is a determination to be made prior to 
award.  To the extent FAR 28.202(b) could be read as requiring a determination based 
on the awardee, this would create a nonsensical result as it would require the 
government to accept non-Circular 570 bonds for projects in places like Canada or 
Europe if it awarded a contract to a contractor based in a country where it is 
“impracticable” to obtain bonding from Circular 570 sureties.       
 
 In addition, we reject ACI’s course of dealing argument.  ACI asserts that there was 
a course of dealing between ACI and the government whereby the government would 
accept bonds issued by sureties not listed on the Treasury Department Circular 570 (app. 
cross-mot. at 26).  To establish a course of dealing, the contractor must demonstrate 
“actual knowledge by both parties of consistent conduct by one party in its contractual 
dealings with the other over an extended period of time regarding a particular contract 
provision upon which the other is reasonably entitled to rely.”  ECC International, LLC, 
ASBCA No. 60484, 18-1 BCA ¶ 37,203 at 181,114 (emphasis in original) (quoting, 
Comptech Corp., ASBCA No. 55526, 08-2 BCA ¶ 33,982 at 168,086).  Here, ACI asserts 
that in one of its 30 contracts awarded by the USACE over the past five years, a 
contracting officer accepted non-conforming bonds (R4, tab 11 at 1), and that the 
government accepted ION bonds on one project in Romania (Amiri decl. ¶ 12).  Even 
under the summary judgment standard, and granting all inferences to ACI, this is not 
sufficient to establish a course of dealings.  This is especially true here, where ACI was on 
notice from the award of the -0010 contract that this contracting officer would reject  
non-conforming bonds and would not waive the requirement (R4, tab 43).   
 
 ACI also disputes the government’s finding that ACI failed to provide adequate 
assurances that it would comply with the bonding requirements (app. cross-mot. at 29-30).  
However, it is clear from the record that ACI did not proffer compliant bonds by the 
deadline in the cure notice, and had not followed-through on several promises to deliver 
bonds.  (R4, tab 2)  ACI also alleges that the government failed to prove that ACI was 

18 
 
endangering performance of the contract (app. cross-mot. at 31-32).  However, the plain 
terms of the contract provide that failure to timely satisfy the bonding requirements would 
constitute a material breach of the contract.  ACI could not get a notice to proceed until 
satisfying the bonding requirement, and thus was already behind schedule and 
endangering performance of the contract (R4, tab 3 at 62, tab 16 at 3-4).  A lack of bonds 
constitutes a failure to prosecute work on a project.  Allen Eng., 115 Fed. Cl. at 467.  
Accordingly, we hold that the government has established a valid basis for its termination 
of ACI’s contract for default, subject to ACI’s defense of prior material breach.  We 
address that argument next. 
 
 ACI raises a new argument in its reply brief, that the government improperly 
denied ACI’s request to withdraw its bid due to a bid mistake (app. resp. to gov’t opp’n 
at 10-11).  However, Mr. Amiri’s request for a no-cost termination for convenience 
fails to establish the existence of a bid mistake because Mr. Amiri’s request in no way 
alleges a bid mistake (Amiri decl. ex. 21).   
 
 B.   ACI’s Defense of Prior Material Breach  
 
 ACI asserts that its failure to obtain performance and payment bonds was excused 
due to the government’s prior material breach of the contract by failing to disclose its 
superior knowledge that materially affected ACI’s ability to perform the contract (app. 
cross-mot. at 1).  According to ACI, the USACE knew that the UAE Command Military 
Works had an unwritten policy of excluding Afghan nationals from the Al Dhafra Air 
Base, but failed to share this information with offerors.  The government disputes that it 
possessed superior knowledge, and asserts that, even if knowledge of the purported 
unwritten policy were material, ACI continued to perform, and thus, cannot support a 
claim for prior material breach (gov’t opp’n to app. cross-mot. at 40).   
 
 The doctrine of superior knowledge generally applies when: 
 
(1) a contractor undertakes to perform without vital 
knowledge of a fact that affects performance costs or 
duration, (2) the government was aware the contractor had 
no knowledge of and had no reason to obtain such 
information, (3) any contract specification supplied misled 
the contractor or did not put it on notice to inquire, and (4) 
the government failed to provide the relevant information.  
 
Hercules, Inc. v. United States, 24 F.3d 188, 196 (Fed. Cir. 1994) (quoting American 
Ship Bldg. Co. v. United States, 654 F.2d 75, 79 (Ct. Cl. 1981)).       
 
 ACI asserts that it satisfied the first prong of the test because it was unaware of 
the purported unwritten policy of denying Afghan citizens access to the base (app. 

19 
 
cross-mot. at 20).  ACI’s position is supported by Mr. Amiri’s declaration that he was 
unaware of the UAE policy, and the government’s statement at the pre-construction 
conference that there was an unwritten policy of excluding Afghan nationals from the 
base (Amiri decl. ¶ 29; app. cross-mot. at ex. 7 at 11).  Additionally, ACI supports its 
position by citing the deposition testimony of government employees that they were 
aware of this unwritten policy prior to award of the contract (app. cross-mot. at ex. 5 
(Stewart depo.) at 55; ex. 6 (Philip depo.) at 40) and an internal government e-mail 
following award of the -0010 contract, noting that there might be a problem in that the 
contract was awarded to an Afghan corporation and the UAE has excluded Afghan 
nationals from base access (app. cross-mot. ex. 2; ex. 3 (Stewart Deposition) at 25). 
 
 The government contends that ACI has not established entitlement pursuant to 
the first prong of the superior knowledge test because the Emirati Security Office, and 
not the UAE Command Military Works, is the “ultimate authority” for approving or 
denying base access.  Thus, according to the government, even if UAE Command 
Military Works excluded Afghan nationals, they could be permitted base access by the 
Emirati Security Office (gov’t opp’n to app. cross-mot. at 34-35).  Additionally, the 
government relies on the ProjNet response to a question regarding the so-called 
“Muslim Ban” providing that “the RO is aware of workers from Iran and Afghanistan 
not being allowed on base” (R4, tab 53 at 12128), as providing notice to ACI of base 
restrictions.  The government additionally contends that ACI did not demonstrate that 
knowledge of base access restrictions for Afghan workers was “vital” to its 
performance because ACI did not demonstrate that it was unable to get its workers 
onto the base (gov’t opp’n to app. cross-mot. at 35-36). 
 
 While the ProjNet response that the government is “aware of workers from Iran 
and Afghanistan not being allowed on base” (R4, tab 53 at 12128) is less specific than 
the announcement at the pre-construction conference that “[a]nyone that submits an 
Afghanistan Passport will NOT be allowed entry to Al Dhafra AB” (app. cross-mot. 
at ex. 7 at 11) we find that this constitutes a material factual dispute.  Additionally, the 
government’s argument that ACI did not demonstrate that it was unable to get its 
workers on the base is itself a material factual dispute when balanced against the 
government’s own statement that workers with Afghan passports “will NOT be 
allowed entry.”  
 
 With regard to the second prong of the test, that the government was aware that 
the contractor had no knowledge and no reason to obtain the information, ACI again 
points to the internal government e-mail from Mr. Stewart, following award of the -0010 
contract noting that “there may be a big problem with [ACI] obtaining base passes.  The 
[contractor] is located in Afghanistan and we have seen the Al Dhafra Security Office not 
allow anyone on base that has a passport from Afghanistan” (app. cross-mot. at ex. 2).   
 

20 
 
 The government contends that there was no reason for it to know that ACI was 
unaware of the unwritten policy because ACI’s proposal addressed its plan to perform 
using workers from the United States, United Kingdom, and Turkey, who would be 
able to access the base (R4, tab 23 at 20-21) and because ACI’s proposal states that it 
had done work at the Al Dhafra Air Base (R4, tab 25 at 60).  Once again, we find that 
there are material factual disputes that prevent the entry of summary judgment for 
either party. 
 
 Regarding the third prong of the test, that any contract specification supplied 
mislead the contractor and did not put it on notice to inquire, ACI contends that it did 
inquire at the base, in accordance with the contractual terms, but was not informed 
about the unwritten policy of excluding Afghan citizens.  (Second Amiri decl. ¶ 6) 
 
 The government contends that the ProjNet response put ACI on notice that 
Afghan workers may not be permitted base access.  In addition, according to the 
government, the contract placed an affirmative duty on ACI to investigate, understand 
and comply with the base access requirements.  The government additionally contends 
that ACI failed to properly investigate the base access requirements (gov’t opp’n to app. 
cross-mot. at 37-38).  Again, we find that resolution of this issue would require that we 
weigh the evidence, something that would require an evidentiary hearing to resolve.     
 
 Finally, ACI contends that it satisfied the fourth factor, that the government 
failed to provide relevant information, by citing to the statement at the pre-construction 
meeting that “[a]nyone that submits an Afghanistan Passport will NOT be allowed 
entry to Al Dhafra AB” (Amiri Decl. ¶ 29; app. cross-mot. at ex. 5 (Stewart depo.) 
at 55; ex. 6 (Philip depo.) at 40; ex. 7 at 11).   
 
 The government again cites to the ProjNet statement as evidence that the 
government did provide the relevant information to ACI and speculates that if ACI had 
made a proper inquiry at the Emirati Security Office that it would have been told 
which workers would be restricted (gov’t opp’n to app. cross-mot. at 39).  Once again, 
we find that the differences between the ProjNet disclosure and the statement provided 
to ACI at the pre-construction conference create a material factual issue preventing the 
entry of summary judgment for either side.  As we are not permitted to weigh evidence 
in deciding motions for summary judgment (Chugach Federal Solutions, Inc., ASBCA 
No. 61320, 20-1 BCA ¶ 37,617 at 182,594) we must deny both motions.   
 
 The government raises an additional argument that it contends would prevent 
entry of judgment in favor of ACI.  According to the government, ACI waived its prior 
material breach claim.  If ACI, in fact, waived its superior knowledge claim, the 
government would be entitled to entry of summary judgment, because we previously 
held that the government’s termination for default was justified.  According to the 
government, ACI never reserved its rights to end the agreement and elected to continue 

21 
 
with performance of the contract (gov’t opp’n to app. cross-mot at 40).  The government 
relies upon Precision Pine & Timber, Inc. v. United States, 62 Fed. Cl. 635, 650 (2004) 
(citing Northern Helex Co. v. United States, 455 F.2d 546, 551 (Ct. Cl. 1972)) for the 
proposition that “[o]ne side cannot continue performance after a material breach by the 
other, act as if the contract remains fully in force, and then only raise the defense of 
prior material breach when it has been terminated for its own default” (gov’t opp’n to 
app. cross-mot. at 40).  However, the government’s argument completely ignores the 
fact that ACI requested a no-cost termination for convenience immediately after the  
pre-construction conference where the government announced that Afghan workers 
would not be permitted on the base.  The government failed to respond to ACI’s request, 
forcing ACI to continue performing on the contract.   
 
 The government additionally argues that, even if its failure to disclose 
information regarding base access were a breach, there would be a material factual 
dispute as to whether it was a material breach sufficient to excuse ACI’s failure to 
perform (gov’t opp’n to app. cross-mot. at 41-43, citing Yates Desbuild Joint Venture 
v. Department of State, CBCA No. 3350, et al., 18-1 BCA ¶ 36,870).  As we decided 
above that there were material factual disputes regarding ACI’s superior knowledge 
claim, we need not reach this issue.     
  

22 
 
 
CONCLUSION 
 
 For the reasons stated above, the cross-motions for summary judgment are denied. 
 
 Dated:  April 29, 2021 
 
 
 
DAVID D’ALESSANDRIS 
Administrative Judge 
Armed Services Board 
of Contract Appeals 
 
I concur 
 
 
 
 
 
 I concur 
 
 
 
RICHARD SHACKLEFORD 
Administrative Judge 
Acting Chairman 
Armed Services Board 
of Contract Appeals 
 OWEN C. WILSON 
Administrative Judge 
Vice Chairman 
Armed Services Board 
of Contract Appeals 
 
 
I certify that the foregoing is a true copy of the Opinion and Decision of the Armed 
Services Board of Contract Appeals in ASBCA Nos. 61525, 62090, Appeals of Assist 
Consultants Inc., rendered in conformance with the Board’s Charter. 
 
 Dated:  April 29, 2021 
 
 
 
 
 
 
 
 
 
PAULLA K. GATES-LEWIS 
Recorder, Armed Services 
Board of Contract Appeals