From: yee@atlas.arc.nasa.gov (Peter Yee)
Subject: Shuttle Status for 01/07/93 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Originator: yee@atlas.arc.nasa.gov
Reply-To: yee@atlas.arc.nasa.gov (Peter Yee)
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Thu, 7 Jan 1993 23:14:17 GMT

                         SPACE SHUTTLE WEEKLY STATUS SUMMARY
                             Thursday, January 7, 1993

          George H. Diller
          Kennedy Space Center
          407/867-2468

          Vehicle: OV-105/Orbiter Endeavour   Mission Number: STS-54
          Location: Launch Pad 39-B
          Primary Payload: TDRS-F/IUS-13 + Diffuse X-Ray Spectrometer (DXS)
          Launch Date: January 13  8:52 a.m. EST
          Inclination: 28.45 degrees  Crew Size: 5 astronauts
          Mission Duration: 5 days 23 hours 33 minutes
          Nominal Landing: KSC Jan. 19  8:24 a.m. EST     

          STS-54 IN WORK:

          - ordnance connections
          - hypergolic tank pressurization

          STS-54 WORK COMPLETED:

          - Range Safety command checks
          - TDRS battery charging
          - IUS/TDRS power-on stray voltage checks
          - DXS interim servicing
          - external tank purges
          - reactant system purges
          - install crew escape pole

          STS-54 WORK SCHEDULED:

          - external tank closeouts on Friday
          - solid rocket booster closeouts on Friday
          - IUS battery voltage checks on Friday
          - final payload closeouts on Saturday
          - begin launch countdown at 1 p.m. Sunday, January 10
          - astronaut arrival at 3:30 p.m. Sunday
          - close payload bay doors at 8:45 p.m. Sunday


          Vehicle: OV-102/Orbiter Columbia
          Current location: OPF Bay 2
          Mission: STS-55/Spacelab-D2         Inclination: 28.45 degrees
          Launch timeframe: February, wk 4    Nominal Landing Site: KSC
          Mission Duration: 8 days 22 hours   Crew size: 7

          STS-55 IN WORK:

          - troubleshooting payload bay door latching
          - installation of main engine heat shields
          - functional testing of  waste containment system
          - testing of OMS/RCS redundant electrical system


          STS-55 WORK SCHEDULED:

          - payload bay door cycle and latch tests on Sunday
          - install Spacelab D-2 laboratory module on Monday
          - mating external tank to solid rocket boosters on Jan. 13


          STS-55 WORK COMPLETED:

          - fuel cell checkout
          - freon coolant loop checkout
          - main engine installation
          - Spacelab tunnel installation


          ISSUES AND CONCERNS:

          Engineers are troubleshooting difficulty latching the payload bay
          doors.  As a result Spacelab D-2 installation has been
          rescheduled from today until Monday.  The initial troubleshooting
          will focus on the strongbacks attached to the doors.  It is not
          clear at this time whether there might be direct schedule impact.
          In the VAB, the left forward booster segment which was destacked
          immediately before the Christmas holidays has been restacked and
          leak checks have been successful.


          Vehicle: OV-103/Discovery   Mission Number: STS-56
          Location: OPF Bay 3
          Payloads: ATLAS-2/ODERACS/SSBUV/SPARTAN/SUVE
          Launch timeframe: March, wk 3   Crew Size: 5
          Mission Duration: 8 days   Inclination: 57 degrees
          Nominal Landing Site: KSC


          STS-56 IN WORK:

          - inspections of 17-inch quick disconnect
          - liquid oxygen main propulsion system leak checks
          - reinstall wheel and tire assembly
          - orbiter hydraulic servicing
          - Ku band antenna testing
          - radar altimter testing
          - potable water servicing
          - tile removal and replacement/tile repairs


          STS-56 WORK COMPLETED:

          - remove and inspect drag chute hardware
          - flush and drain waste management system
          - removal of forward reaction control system


          STS-56 WORK SCHEDULED:

          - hypergolic deservicing this weekend
          - reconfigure payload bay for ATLAS-2
          - humidity separator flow performance testing


          ISSUES AND CONCERNS:
Newsgroups: sci.space.news