HDTenEightyP/NetNews huggingface dataset:
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Magellan Update - 04/08/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Magellan, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Wed, 15 Apr 1992 05:38:16 GMT

Forwarded from the Magellan Project

                     MAGELLAN STATUS REPORT
                        April 8, 1992

1.  Magellan continues to map Venus under the M2094 command
    sequence which started Friday, April 3rd.  All systems are
    nominal and pointing accuracy of the antenna is excellent.

2.  Magellan is sending radar image data using the 360 kHz
    subcarrier at 115.2 kbps.  The signal-to-noise ratio at
    the standard DSN (Deep Space Network) stations is varying
    between -1 and -3 db (which is probably too low for satisfactory
    images), but reception at the High Efficiency (HEF) DSN stations
    has an SNR between 0 and +1 db.

3.  As we approach Superior Conjunction on June 14, increased
    use of the HEF and 70 meter antennas is desirable, but has
    to be balanced with other DSN tracking commitments.  As
    during Cycle 1, we will reach a point prior to June 14
    when communications cannot be maintained, causing another
    "Superior Conjunction Gap."

4.  The spacecraft temperatures are remaining stable, with
    Transmsitter B now at 51.2 degrees C with a cycle depth of
    q 2 degrees.  Following yesterday's 8-orbit polarimetry test, in
    which the spacecraft rolled 90 degrees, temperatures returned to
    what they were before the test.

5.  The present geometry causes the solar panels to do an 180
    degree shift as the spacecraft goes from mapping to
    playback.  This has accelerated the Solar Array Drive
    Mechanism (SADM) "slip," an accumulating difference
    between the array position as indicated by the stepper
    motors vs the on-board computer reference.

6.  This is corrected by commands to reset the referenced
    position.  At the present slip rate, a correction will be
    needed before this weekend.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     |
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Newsgroups: sci.space.news
Subject: Galileo Update - 04/08/92
Keywords: Galileo, JPL
Date: 9 Apr 92 06:58:01 GMT
Reply-To: baalke@kelvin.jpl.nasa.gov
Followup-To: sci.space
Organization: Jet Propulsion Laboratory
News-Software: VAX/VMS VNEWS 1.3-4

Forwarded from Bill O'Neil, Galileo Project Manager

                            GALILEO STATUS REPORT
                               April 8, 1992

     The Galileo Spacecraft appears to be operating normally in the all-spin
mode and transmitting coded telemetry at 10bps.  In accordance with Cooling Turn
No. 6 mini-sequence, we are operating in a S-Band TWTA low power mode and have
not been able to process telemetry since Monday afternoon, as expected.

     Yesterday, no Spacecraft activity was scheduled.  Tracking was scheduled
over DSS-43 (Canberra 70 meter antenna).

     Today, April 8, 1992, no Spacecraft activity is scheduled.  The pre-cool
portion of Cooling Turn No. 6 is ongoing and will continue until April 13.
Tracking is scheduled over DSS-43.

     Tomorrow, no Spacecraft activity is scheduled.  Tracking is scheduled
over DSS-43.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     | 
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Mars Observer Activity Sheet
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Mars Observer
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Fri, 10 Apr 1992 05:10:53 GMT

                              Payload Test and Activity Sheet
                              Mars Observer

                              April 9, 1992

          George H. Diller
          Kennedy Space Center
          407/867-2468

          Spacecraft: Mars Observer
          Upper Stage: Transfer Orbit Stage (TOS)
          Vehicle: Titan III
          Launch Complex: 40
          Launch Date: September 16, 1992
          Launch Window:  1:02-2:34 p.m. EDT
          Azimuth: 108 degrees
          Launch Opportunity: 9/16-10/13


          UPCOMING ACTIVITY:

          5/28  Vehicle systems test
          6/13  Ship Mars Observer
          6/17  Spacecraft arrival Hangar AO *
          6/24  Move Titan to Solid Motor Assembly Building
          6/25  Mate solid rocket boosters (thru 6/30)
          7/1   Move Titan III to Launch Complex 40
          7/7   Mars Observer move from AO to PHSF *
          8/2   Mate spacecraft to TOS upper stage
          8/4   TOS/Mars Observer IVT
          8/10  TOS fueling
          8/13  Begin payload encapsulation activites PHSF (thru 8/16)
          8/17  Move payload to Complex 40 and erect *
          8/26  Operational Readiness Test and Network Simulation *
          8/29  Countdown Dress Rehearsal T-0 *
          9/8   Launch vehicle/payload Combined Systems Test (CST) *
          9/9   Launch vehicle ordnance installation *
          9/11  Load vehicle oxidizer *
          9/12  Load vehicle fuel *
          9/14  Range Safety command checks *
          9/15  Launch vehicle pressurization *
          9/16  Begin terminal count 4:32 a.m.


          ACTIVITY COMPLETE:

          1/10  TOS arrives PHSF
          2/28  Titan III vehicle arrives at VIB
          3/14  Engines Arrive
          3/15  Begin solid rocket booster build-up
          3/16  Install 2nd Stage Engine
          3/17  Install 1st Stage Engines
          3/26  Vehicle erection in Vehicle Integration Building (VIB)
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     | 

Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Hubble Space Telescope Monthly Status Report - March 1992
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  HST
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Thu, 16 Apr 1992 00:23:09 GMT

                     HUBBLE SPACE TELESCOPE
                      MONTHLY STATUS REPORT
                           MARCH 1992

     The Hubble Space Telescope continues to perform normal
operations, engineering activities, and science programs.
Scientific efficiency is currently at 30% and increasing toward
the mission goal of 35%.  Operational experience has led to
refinements in procedures and changes in both the ground and
flight software that contribute to the more efficient operations.

     The Goddard High Resolution Spectrograph (GHRS) side 2 was
returned to routine scheduling of observations after a curtailed
operations period of about 8 months, during which the Project and
instrument Teams investigated an intermittent open circuit in the
electronics.

     Extensive testing and analysis showed that the intermittent
failure was temperature sensitive and that maintaining the
temperature of the electronics at values above +5 degrees
Centigrade has the effect of closing the circuit.  A modification
to operational procedures has allowed the thermal environment
within the instrument to be controlled sufficiently to support
reliable operation of side 2.

     Using this procedure, operations with side 2 have been run on an
experimental basis since November 1991 without experiencing a
communications failure.  Only routine operations with side 2 will
be scheduled while the Project investigates additional steps that
may be able to restore full operation to side 1.

     The Wide Field Planetary Camera (WFPC) is experiencing some
residual contamination effects on the detectors.  When operated
at low temperatures, the instrument detectors experience a
contamination build-up.

     The corrective procedure is to occasionally warm the detectors to
temperatures at which the substance evaporates.  In February,
after a routine clean-up procedure, it was found that the major
contaminant film had been removed but there remained a mottled
residual.

     It is currently believed that the residual contamination most
likely resulted from an exceptionally heavy build-up of
contaminant material over a protracted period of time between
decontamination procedures (6 months).  Observations with the
WFPC are proceeding at their normal frequency while an indepth
assessment is made of the situation.  The residual contaminant is
expected to have only minor effects on the data.

                              ####
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     | 

Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Magellan Update - 04/09/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Magellan, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Wed, 15 Apr 1992 05:39:32 GMT

Forwarded from the Magellan Project.

                        MAGELLAN STATUS REPORT
                           April 9, 1992

1.  Magellan continues to map Venus under the M2094 command
    sequence which started April 3.  All systems are nominal
    and all starcals (star calibrations) yesterday were successful.

2.  Spacecraft temperatures have dropped slightly, with
    Transmitter B now at 50.5 degrees C., but are expected to
    begin rising again as we approach the end of the present
    command sequence during the coming week.

3.  Controllers are proposing to switch the telemetry to 1200
    bps during orbit 4588 this morning in order to better
    characterize the performance of the Radio Frequency
    Subsystem (specifically Transmitter B) in relation to the
    present temperature cycle

4.  This will cause the loss of science data for at least one
    orbit, but the SNR has been from -.5 to -3 db even over the
    DSN (Deep Space Network) HEF (High Efficiency) stations, so it
    is more important to work on improving the communications than
    to collect more marginal data.

5.  Reports from Washington included the good news that the
    House Appropriations Committee included $10M for FY93
    Magellan operations in the NASA funding bill which it plans
    to present for House approval.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     |
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Newsgroups: sci.space.news
Subject: STS-45 postflight crew press conference scheduled for Apr. 13 (Forwarded)
Date: 8 Apr 92 18:10:21 GMT
Article-I.D.: news.1992Apr8.181021.5545
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Apparently-To: sci-space-news@ames.arc.nasa.gov

Jim Cast
Headquarters, Washington, D.C.                 April 8, 1992
(Phone:  202/453-8536)

Barbara Schwartz
Johnson Space Center, Houston
(Phone:  713/483-5111)


EDITORS NOTE:  N92-29

STS-45 POSTFLIGHT CREW PRESS CONFERENCE SCHEDULED APR. 13


     The STS-45 postflight crew press conference will be 
held Monday, April 13, at 3:30 p.m. EDT at the Johnson Space 
Center, Houston (JSC), in building 2, room 135.  The crew 
members will describe the Atmoshperic Laboratory for 
Applications and Science-1 mission while narrating film 
highlights.

     News media are invited to participate at JSC or by two-
way audio from NASA Headquarters and other centers.  The 
press conference will be broadcast on NASA Select 
television, SATCOM F2R, transponder 13, located at 72 
degrees west longitude.
Newsgroups: sci.space.news
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: Shuttle Status for 04/14/92 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Tue, 14 Apr 1992 18:10:33 GMT

KSC SHUTTLE STATUS - TUESDAY, APRIL 14, 1992 -- 11:00 A.M.
-----------------------------------------------------------------
STS-49/INTELSAT RESCUE  --  ENDEAVOUR (OV 105) -- Pad 39-B

WORK IN PROGRESS:
*  Main engine removal and replacement (SSME #1 has been
   replaced. SSME #2 is in progress.)
*  Install payload in orbiter payload bay

WORK COMPLETED:
*  Open payload bay doors
*  Main propulsion system interface inspections

WORK SCHEDULED:
*  Continue replacement of shuttle main engines
*  Terminal Countdown Demonstration Test (TCDT) this week. Crew
   is scheduled to arrive at KSC late tonight. T-0 scheduled for
   11:00 a.m. Friday.
*  Launch Readiness Review scheduled for Thursday afternoon
*  Flight Readiness Review rescheduled for April 22 at KSC

STS-50/UNITED STATES MICROGRAVITY LABORATORY --
        COLUMBIA (0V 102) -- OPF High Bay 3

WORK IN PROGRESS:
*  USML mechanical mates to the orbiter
*  Potable water servicing
*  Water spray boiler checks

WORK COMPLETED:
*  Installation of USML payload into orbiter payload bay
*  Mating operations connecting external tank to solid rocket
   boosters
*  External tank/orbiter umbilical doors functional tests

WORK SCHEDULED:
*  Payload electrical mates
*  Payload tunnel installation
*  Drag chute installation
*  Landing gear functional tests

STS-45/ATLAS-1 --  ATLANTIS (OV 104) -- OPF bay 1

WORK IN PROGRESS:
*  Main propulsion system leak checks
*  Engine drying operations
*  Leading edge RCC panel # 10 replacement

WORK COMPLETED:
*  Post flight deservicing
*  Main engine heat shields removed
*  Auxiliary Power Unit catch bottle drain and deservicing

 DISCOVERY (0V 103) -- OPF Bay 2

WORK IN PROGRESS:
*  Orbiter modifications
*  Install payload bay radiators
*  Ammonia boiler leak checks
Newsgroups: sci.space.news
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: Payload Status for 04/14/92 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Tue, 14 Apr 1992 18:11:04 GMT

                   Payload Test & Activity Sheet
                        Kennedy Space Center

                      STS-49 INTELSAT 1R /ASEM
                            April 14, 1992

George Diller
407/867-2468


UPCOMING TESTS & ACTIVITY

Install payloads into Endeavour  4/14
Interface Verification Test (IVT)  4/15
Astronaut payload sharp edge inspection  4/15
Intelsat booster ordnance installation  4/27
Intelsat booster fuel tank pressurization  4/28
Payload Closeouts  4/29-4/30
Close orbiter payload bay doors  4/30


TESTS & ACTIVITY COMPLETED

Intelsat perigee solid motor arrives Astrotech  1/2
Intelsat flight cradle arrives Astrotech  1/24
Mate booster with flight cradle  2/5
Intelsat booster/cradle arrives VPF  2/26
Intelsat capture bar installation  2/26
Intelsat booster placed in East test cell  2/27
Intelsat booster stand-alone testing  2/28
ASEM arrives VPF  3/5
ASEM stand-alone verification checks  3/9
Astronaut sharp edge inspection  3/10
ASEM installation into East test cell  3/12
Install payloads into transportation canister  3/26
Payloads arrive Pad 39-B  4/10
Payload installation into PCR  4/11
Intelsat booster state of health checks  4/12
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Galileo Update - 04/14/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Galileo, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Wed, 15 Apr 1992 05:36:33 GMT

Forwarded from Bill O'Neil, Galileo Project Manager

                           GALILEO STATUS REPORT
                              April 14, 1992

     The Galileo Spacecraft is at the cooling attitude and appears to be
operating normally in the all-spin mode and transmitting coded telemetry at
10 bps (bits/second).

      Yesterday, prior to the start of Cooling Turn No. 6, the S-band TWTA
(Traveling Wave Tube) was commanded to the high power mode and telemetry data
was processed for approximately 3 hours indicating the Spacecraft is operating
normally.  Cooling Turn No. 6 was then completed as scheduled to a 165 degree
off-sun attitude.  Loss of downlink carrier occurred close to the predicted
time at approximately 1506 PDT during the maneuver to the cooling attitude.
Tracking was scheduled over DSS-43 (Canberra 70 meter antenna).

     Today, April 14, 1992, no Spacecraft activity is scheduled.  Partial
tracking is scheduled over DSS-63 (Madrid 70 meter antenna) and DSS-43.
Coverage is required to provide an indication of a downlink signal in case of
a Spacecraft safing action;  due to geometric conditions, there is no
downlink signal while at the cooling attitude.

     Tomorrow, the Spacecraft, under stored sequence control, will return from
the cooling attitude to a 5 degree off-sun attitude; the sun acquisition will
complete at approximately 2041 PDT.  Tracking is scheduled over DSS-43 and
DSS-63.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     | 

Newsgroups: sci.space.news
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: Payload Status for 04/15/92 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Wed, 15 Apr 1992 20:24:19 GMT

                              Payload Test & Activity Sheet
                                 Kennedy Space Center

                               STS-49 INTELSAT 1R /ASEM
                                    April 15, 1992

          George Diller
          407/867-2468

          * Denotes change since last status


          UPCOMING TESTS & ACTIVITY

          Interface Verification Test (IVT)  4/15
          Astronaut payload sharp edge inspection  4/16 *
          Intelsat booster ordnance installation  4/26 *
          Intelsat booster fuel tank pressurization  4/28
          Payload Closeouts  4/29-4/30
          Close orbiter payload bay doors  4/30


          TESTS & ACTIVITY COMPLETED

          Intelsat perigee solid motor arrives Astrotech  1/2
          Intelsat flight cradle arrives Astrotech  1/24
          Mate booster with flight cradle  2/5
          Intelsat booster/cradle arrives VPF  2/26
          Intelsat capture bar installation  2/26
          Intelsat booster placed in East test cell  2/27
          Intelsat booster stand-alone testing  2/28
          ASEM arrives VPF  3/5
          ASEM stand-alone verification checks  3/9
          Astronaut sharp edge inspection  3/10
          ASEM installation into East test cell  3/12
          Install payloads into transportation canister  3/26
          Payloads arrive Pad 39-B  4/10
          Payload installation into PCR  4/11
          Intelsat booster state of health checks  4/12
          Install payloads into Endeavour  4/14
Newsgroups: sci.space.news
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: U.S. Army and French Army skydiving teams to jump onto Spaceport USA Wednesday, April 15 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Tue, 14 Apr 1992 22:47:08 GMT

[Practice makes perfect. :-) -PEY]

          Mitch Varnes                                      April 14, 1992
          407/867-2468

          KSC Release No. 48-92

          NOTE TO EDITORS/NEWS DIRECTORS

          U.S.  ARMY AND FRENCH ARMY SKYDIVING TEAMS TO JUMP ONTO SPACEPORT
          USA WEDNESDAY, APRIL 15

               National  champion  skydivers  from  France  and  the United
          States will drop from the Central Florida  sky  and  onto  NASA's
          Spaceport  USA  Wednesday  morning  as  part  of an international
          training exchange program.

               Visitors are invited to Spaceport USA to witness the  eight-
          member  teams  make  four  jumps  from a military transport plane
          soaring some 10,000 feet above America's manned spaceport.    The
          team of skydivers are scheduled to step out of the plane at 9:30,
          9:45, 11:30 and 11:45 a.m.

               The  Golden Knights,  the Army's premier demonstration team,
          will conduct one of several hundred such promotional performances
          they do around the country each year.   Jumping from the plane in
          unison,  the  skydivers intend to join hands and form a circle as
          they freefall at speeds up to  120  miles  per  hour.    A  staff
          photographer  --  skydiving  about 10 feet above the team -- will
          then attempt to photograph the group with Spaceport USA's  Rocket
          Garden centered within the human circle.

               The  French  Army  Parachute Team is one of the world's most
          talented skydiving groups.   The squad holds the  distinction  of
          being team world champions in accuracy and precision jumping.

               After  freefalling for about one minute,  the skydivers will
          individually pull the ripcords releasing their parachutes.    The
          parachutists  will then steer themselves to a landing in a grassy
          field just north of the Rocket Garden.

               Members of the news media interested in covering the skydiv-
          ing events may proceed directly to Spacecport USA.
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Galileo Update #2 - 04/07/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Galileo, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Thu, 9 Apr 1992 06:56:09 GMT

Forwarded from:
PUBLIC INFORMATION OFFICE
JET PROPULSION LABORATORY
CALIFORNIA INSTITUTE OF TECHNOLOGY
NATIONAL AERONAUTICS AND SPACE ADMINISTRATION
PASADENA, CALIF. 91109.  TELEPHONE (818) 354-5011

                     GALILEO MISSION STATUS
                          April 7, 1992

     The Galileo spacecraft is more than 422 million kilometers
(262 million miles) from Earth, and 325.5 million kilometers from
the Sun.  Speed in orbit is 16 kilometers per second (35,829
mph); round-trip communication time is 47 minutes, 2 seconds.

     The spacecraft is in a one-week pre-cooling period, and will
begin its sixth cooling turn next Monday, April 13.  It is
operating normally, spinning, sun-pointed, and transmitting coded
telemetry at 10 bits per second.

                              #####
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | People will believe
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | anything if you whisper it.
|_____|/  |_|/       |_____|/                     |