HDTenEightyP/NetNews huggingface dataset:
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: Shuttle Status for 07/30/92 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Fri, 31 Jul 1992 00:24:32 GMT

[Resent after I erroneously sent the Daily News under the title Shuttle
Status.  Enjoy tomorrow's launch! -PEY]

              KSC SHUTTLE STATUS REPORT - THURSDAY, JULY 30 1992  10 AM

             STS-46/TSS AND EURECA - ATLANTIS (OV 104) - LAUNCH PAD 39-B
                                LAUNCH MINUS ONE DAY

          WORK IN PROGRESS:
          - Countdown entered the planned built-in hold at 8  a.m.  at  the
          T-11 hour mark. Countdown resumes at 7:36 p.m.
          -  Relieving  a small pressure build-up from auxiliary power unit
          No. 3 in the aft compartment.
          - Preparations to move the rotating service structure  away  from
          the Shuttle Atlantis between 6-7 p.m.
          - Stowing time critical items in the crew cabin.
          - Removing window covers from the Shuttle.
          - Configuring switches on the flight deck for launch.
          - Filling the sound suppression system water tank.

          WORK COMPLETED:
          -  Successfully  verified  six electrical connections between the
          orbiter and the Tethered Satellite pallet.
          - Closed the payload bay doors at 4:50 p.m. last night
          - Loaded liquid oxygen and liquid hydrogen reactants into  Atlan-
          tis' fuel cell storage tanks by midnight last night.
          - Activated the orbiter's communications system.

          WORK SCHEDULED:
          - Begin tanking operation at 1:36 a.m. Friday, July 31.
          - Launch on Friday,  July 31 at 9:56 a.m.  EDT. Launch window ex-
          tends to 12:26 p.m. EDT.

          STS-46 FLIGHT CREW:
          - All crew members are preparing for tomorrow's launch. Commander
          of the crew is Loren Shriver and the pilot is Andy Allen. Mission
          Specialists are Claude Nicollier from the European Space  Agency,
          Marsha Ivins,   Jeff Hoffman and Franklin Chang-Diaz. The payload
          specialist Franco Malerba from the Italian Space Agency.
          - The crew was briefed on the  status  of  launch  readiness  and
          weather  conditions  earlier  today.  The  crew also flew in T-38
          trainers this morning.

          CREW SCHEDULE ON LAUNCH DAY:
          - Wake up at 5 a.m.
          - Breakfast at 5:31 a.m.
          - Don flight suits and equipment at 6:01 a.m.
          - Depart for the launch pad at 6:41 a.m.
          - Begin climbing aboard the orbiter at 7:11 a.m.
          - Atlantis' hatch closure is set for 8:26 a.m.

          WEATHER FORECAST:
          - Excellent conditions are  forecast  tomorrow  with  95  percent
          chance of having  good weather.
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Newsgroups: sci.space.news
Subject: Shuttle Status for 07/21/92 (Forwarded)
Date: 22 Jul 92 03:33:13 GMT
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Apparently-To: sci-space-news@ames.arc.nasa.gov


              KSC SHUTTLE STATUS REPORT - TUESDAY, JULY 21, 1992  10 AM


             STS-46/TSS AND EURECA - ATLANTIS (OV 104) - LAUNCH PAD 39-B

          WORK IN PROGRESS:
          - Installation of the repaired electronics assembly for the  EOIM
          payload environmental monitoring package.
          - Close outs of the aft compartment and avionics bays.
          - Cleaning of the aft compartment.
          - Power up testing.
          - Retest of the pilot's CRT monitor.
          - Installation of two contingency space suits in the airlock.

          WORK COMPLETED:
          - Retest of the replaced pilot's CRT monitor.

          WORK SCHEDULED:
          - Purges of the external tank.
          - Install doors on the aft compartment for flight this week.
          - Begin the launch countdown at 4 p.m. EDT on July 28.
          - Launch on July 31 at 9:56 a.m. EDT.

                 STS-47/SPACELAB J - ENDEAVOUR (OV 105) - OPF BAY 3

          WORK IN PROGRESS:
          - Installing engine 2022 in the number two position.
          - Preparations for crew equipment interface test.
          - Hookups of the waste containment system.
          - Leak and functional testing of the auxiliary power units.
          - Installing sleep stations.

          WORK COMPLETED:
          - Installed engine 2026 in the number 1 position.
          - Alignment of the Spacelab tunnel adapter.

              STS-52 - COLUMBIA/LAGEOS-2, USMP-1 - (OV 102) - OPF BAY 1

          WORK IN PROGRESS:
          -  Removing thermal blankets around the extended duration orbiter
          pallet.
          - Removing heat shields.
          - Removing window number 4.

          WORK COMPLETED:
          - Functional tests of the radiators.

          WORK SCHEDULED:
          - Removal of the extended duration orbiter pallet Wednesday.


                     STS-53/DoD - DISCOVERY (OV 103) - OPF BAY 2

          WORK IN PROGRESS:
          - Tests of the forward reaction control system and the left orbi-
          tal  maneuvering  system  pod  at  the   Hypergolic   Maintenance
          Facility.
          - Leak checks of the auxiliary power unit system.
          -  Preparations  to  install  the left orbital maneuvering system
          (OMS) pod.
          - Leak and functional tests of the main propulsion system.
          - Hydraulic system testing.
          - Leak checks of the galley.
          - Painting areas of the midbody.

          WORK SCHEDULED:
          - Installation of the left OMS pod on Thursday.
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Galileo Update - 07/22/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Galileo, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Thu, 23 Jul 1992 00:21:34 GMT

Forwarded from:
PUBLIC INFORMATION OFFICE
JET PROPULSION LABORATORY
CALIFORNIA INSTITUTE OF TECHNOLOGY
NATIONAL AERONAUTICS AND SPACE ADMINISTRATION
PASADENA, CALIF. 91109.  TELEPHONE (818) 354-5011


                     GALILEO MISSION STATUS
                          July 22, 1992

     The Galileo spacecraft is more than 204 million kilometers
(about 127 million miles) from Earth, and some 269 million
kilometers from the Sun; its speed in orbit is 20,651 meters per
second or 46,194 miles per hour.  The spacecraft has flown about
2.13 billion kilometers (1.32 billion miles) since launch.

     This week Galileo is conducting exploratory activities with
the high-gain antenna deployment motors and retracting its rear-
view low-gain antenna.  On Monday, the flight team sent the mini-
sequence for these operations to the spacecraft.

     Tuesday, the spacecraft turned to a warming attitude (31
degrees off the Sun) and turned on the antenna-deploy motors for
less than 2 seconds, and today, Wednesday, the motors are being
turned on for another 2 seconds after 24 hours of warming.  (The
first deploy-motor pulse was done April 29, when the antenna
tower region was somewhat cooler).

     Thursday, July 23, the spacecraft's second low-gain antenna,
which pivots down on a long mast from one of the RTG booms, will
be driven back up to its stowed position.  This action will exert
small forces on the spacecraft, which will be measured using the
spacecraft gyros.

     Engineering telemetry for these events will be captured on
the spacecraft tape recorder and played back each day.  The
engineers believe these activities may provide a better under-
standing of the antenna situation to support future action.

                              #####
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.

Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Magellan Update - 07/30/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Magellan, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Fri, 31 Jul 1992 02:57:35 GMT

Forwarded from the Magellan Project

                       MAGELLAN STATUS REPORT
                          July 30, 1992

1.  Magellan continues to operate under the M2206 command
    sequence, which consists of only starcals (star
    calibrations) and desats (desaturations of the reaction
    wheels).  No radar mapping is being performed.

2.  Yesterday spacecraft controllers repeated the power cycle
    test of Transmitter B.  This mode replicated the
    conditions experienced by the transmitter when is was
    first used in January.  At that time the performance was
    perfect until the temperature reached 30 degrees C, then was
    affected by the signal spur.

3.  During this week's tests, however, the spur appeared
    immediately at turn on, drawing power from the carrier and
    preventing the DSN (Deep Space Network) station from locking
    onto the signal.  This appears to rule out this mode of
    operation for mapping in September.

4.  Transmitter B has been left on and is being allowed to
    continue warming as the telecommunications engineers watch
    for a stable regime for transmitting data.  During the
    period following Superior Conjunction in June, science
    data was being received at 115 kbps with the transmitter
    at 57 degrees C.  Transmitter B is presently at 42.9
    degrees C.

5.  This effort is directed at filling  the only significant
    gap in Magellan's global coverage of Venus, a 10-day
    mapping segment at the end of the cycle.  The prime
    mission goal of obtaining global gravity coverage between
    September 1992 and May 1993 is not affected by the
    transmitter problem because only the X-band carrier signal
    is required.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.

Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Newsgroups: sci.space.news
Subject: Magellan Caption Files
Keywords: Magellan, JPL
Date: 22 Jul 92 06:02:52 GMT
Reply-To: baalke@kelvin.jpl.nasa.gov
Followup-To: sci.space
Organization: Jet Propulsion Laboratory
News-Software: VAX/VMS VNEWS 1.3-4


                            ==========================
                              MAGELLAN CAPTION FILES
                                   July 21, 1992
                            ==========================

     An updated version of the caption files for the Magellan images is now
available.  These caption files contain detailed descriptive text of the public
released Venus images taken by the Magellan spacecraft.  The caption files are
provided in four formats:  ASCII format, IBM Wordperfect 5.1 format, IBM Word
format, and a Macintosh Word format compressed with the Stuffit program
(MacBinary format).  The files are available using anonymous ftp at:

        ftp:      ames.arc.nasa.gov (128.102.18.3)
        user:     anonymous
        cd:       pub/SPACE/MAGELLAN
        files:    captions.txt        (ASCII)
                  capstxt.zip         (ASCII -> PKZIP)
                  capswp5.zip         (IBM PC Wordperfect 5.1 -> PKZIP)
                  capswrd.zip         (IBM PC Word -> PKZIP)
                  captions.sit        (Macintosh Word -> Stuffit)

     Each caption is identified by a P number.  With this P number you can
obtain the corresponding photograph from one of the following places:

        Newell Color Lab
        221 N. Westmoreland Avenue
        Los Angeles CA 90064
        Telephone: (213) 380-2980
        Fax: (213) 739-6984

               OR

        National Space Science Data Center
	Goddard Space Flight Center
	Greenbelt, Maryland 20771
	Telephone: (301) 286-6695
        Email address:  request@nssdca.gsfc.nasa.gov

                                   #####
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.
Newsgroups: sci.space.news
From: yee@trident.arc.nasa.gov (Peter E. Yee)
Subject: Shuttle Status for 07/24/92 (Forwarded)
Apparently-To: sci-space-news@ames.arc.nasa.gov
Followup-To: sci.space
Organization: NASA Ames Research Center, Moffett Field, CA
Date: Sat, 25 Jul 1992 01:10:37 GMT

              KSC SHUTTLE STATUS REPORT - FRIDAY, JULY 24, 1992  10 AM

             STS-46/TSS AND EURECA - ATLANTIS (OV 104) - LAUNCH PAD 39-B

          WORK IN PROGRESS:
          - Close outs of the payload.
          - Close outs of the ordnance areas on the vehicle.
          - Stowing equipment in the crew module.
          - Launch countdown preparations.

          WORK COMPLETED:
          - Installed the doors on the  aft  compartment  for  flight  last
          night.
          - Purged the external tank.
          - Final ordnance operations.

          WORK SCHEDULED:
          - Pressurization of the hypergolic propellant tanks for launch.
          - Begin the launch countdown at 4 p.m. EDT on Tuesday, July 28.
          - STS-46 crew arrives at 7:30 p.m. July 28.
          - Launch on Friday, July 31 at 9:56 a.m. EDT.

                 STS-47/SPACELAB J - ENDEAVOUR (OV 105) - OPF BAY 3

          WORK IN PROGRESS:
          - Connections of the three main engines.
          - Installation of the Spacelab tunnel.
          - Preparations for crew equipment interface test.
          - Tests of the Ku-band and Tacan antennas.
          - Installing sleep stations.

              STS-52 - COLUMBIA/LAGEOS-2, USMP-1 - (OV 102) - OPF BAY 1

          WORK IN PROGRESS:
          - Inspections of the main engines.
          - Post-flight inspections of the radiators.

          WORK COMPLETED:
          - Removed the heat shields.
          - Removed window number 6.

                     STS-53/DoD - DISCOVERY (OV 103) - OPF BAY 2

          WORK IN PROGRESS:
          -  Preparations  to  install  the left orbital maneuvering system
          pod.
          - Leak and functional tests of the main propulsion system.
          - Filling and bleeding of the hydraulic system testing.
          - Painting areas of the midbody.
          - Leak and functional tests of the auxiliary power units.

          WORK SCHEDULED:
          - Installation of the left orbital maneuvering  system  pod  this
          weekend.
          - Installation of the three main engines begins on Monday.


                         STS-52 SOLID ROCKET BOOSTERS - VAB


          WORK IN PROGRESS:
          -  Attaching  the  right aft booster to the mobile launcher plat-
          form.

          WORK COMPLETED:
          - Connected the left aft booster to the launch platform.
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Newsgroups: sci.space.news
Subject: Mars Observer Update - 07/29/92
Keywords: Mars Observer, JPL, KSC
Date: 30 Jul 92 07:52:09 GMT
Reply-To: baalke@kelvin.jpl.nasa.gov
Followup-To: sci.space
Organization: Jet Propulsion Laboratory
News-Software: VAX/VMS VNEWS 1.3-4

Forwarded from Glenn Cunningham, Mars Observer Deputy Project Manager

                          MARS OBSERVER
                 DAILY ACTIVITIES STATUS REPORT
                            FROM THE
      KENNEDY SPACE CENTER/CAPE CANAVERAL AIR FORCE STATION

                      Launch Minus 49 Days

Date of report:     7-29-92        Time of report:     7:00 PM EDT


Progress toward mating with the TOS (Transfer Orbit Stage) adapter
has been slowed by an absence of an approved procedure and difficulty
in leveling the dolly and the spacecraft lifting fixture.  Mate to
the adapter, which was scheduled for late yesterday, was finally
accomplished at 6:00 pm this evening.  The workhorse v-band was
installed for the night, and the flight v-band and catchers will
be installed tomorrow.  The release pyros will be installed on
Friday, and the PDS (Payload Data Subsystem) GO/NO-GO test will be
slipped to Friday evening.

The Titan payload fairing arrive at the PHSF (Payload Hazardous
Support Facility) tomorrow morning.

An informal ready to mate with the TOS review was held between
JPL/MSFC/GE/OSC/MMAG this afternoon.  The result was that the
vehicles are ready to mate if all the work scheduled between now
and Saturday evening is accomplished.  For the spacecraft, this
includes many mechanical closeout items in addition to the tasks
listed in the first paragraph of this report.  A slight schedule
uncertainty still exists relative to TOS's problem with the bolts
(do they properly engage the locking feature of their nuts) in
their interface with Titan.  However, mating is still scheduled for
Sunday, August 2nd.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.
Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: International Venus Colloquium
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Venus, Magellan
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Fri, 31 Jul 1992 06:08:50 GMT

This is being forwarded from a Magellan team member.

  *****************************************************

     From August 10-12, 1992, an "International Venus Colloquium"
will be help at the California Institute of Technology's Ramo
Auditorium in Pasadena.  More than 100 scientific researchers
from around the world will present their results based on data
from NASA's Magellan and Pioneer Venus missions and on earlier
Soviet missions to Venus.  The colloquium will be particularly
timely, as Magellan has almost completed its third radar mapping
cycle around Venus, while Pioneer Venus is nearing its final
entry into the planet's atmosphere.

     The Lunar and Planetary Institute is providing organization
for the colloquium.  Pam Jones (telephone 713-486-2150, facsimile
713-486-2160) is the point of contact for registration or
logistics questions.

     The conveners of the scientific program are Dr. R. Stephen
Saunders at JPL (telephone 818-393-0877, facsimile 818-393-0530)
and Dr. Sean C. Solomon at MIT (telephone 617-253-3786, facsimile
617-253-1699).

     Registration before August 3 through LPI is $40 (students
$20).  At the colloquium, registration will be $50 (students
$30).  A free public lecture hosted by the Planetary Society will
be held on Monday evening, August 10 at 8:00 PM.  Dr. A. T.
Basilevsky from the Vernadsky Institute, of the Russian Academy
of Sciences will speak on "Views of Venus: An Historical
Perspective".

     Those interested in more information about this colloquium
or any of a broad range of other planetary programs in which the
Lunar and Planetary Institute is involved may use an electronic
bulletin board over the national computer networks.  On SPAN
(DECNET), set host to LPI::.  On Internet, connect by "telnet" to
"lpi.jsc.nasa.gov" (192.101.147.11).  On either network, give the
username "lpi".  Among many other topics, this system gives
access to the latest announcement and registration form for the
Venus colloguium.  It also provides access to the full set of
abstracts for the papers which will be presented.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.

Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Galileo Update #2 - 07/24/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Galileo, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Sat, 25 Jul 1992 05:33:19 GMT

Forwarded from Bill O'Neil, Galileo Project Manager

                             GALILEO STATUS REPORT
                                 July 24, 1992

     The Galileo Spacecraft is operating normally in the dual-spin mode and
transmitting coded telemetry at 40 bps.

     Yesterday,  the Low Gain Antenna-2 (LGA-2) motors were turned on at
12:46 PDT for a duration of approximately 16 seconds to stow the LGA-2, as
planned.  Tracking was performed over DSS-14, DSS-43, and DSS-63 (all
three of the 70 meter antennas in the Deep Space Network at Goldstone, Canberra
and Madrid, respectively).

     Today, July 24, 1992, real-time commands are scheduled to checkout the
Star Scanner (SS), reacquire celestial reference, collect precise wobble
estimates, and update the system fault protection.  Tracking is scheduled
over DSS-43.

     Over the weekend, no spacecraft activity is scheduled.  Tracking is
scheduled over DSS-43.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.

Newsgroups: sci.space.news
From: vsa@msd.orbi.kostroma.su (Voevodin S.A.)
Subject: VSA: Sir, who sent me your messages from 10 to 23 July, please repeat them. The info was lost!
Followup-To: sci.space
Reply-To: vsa@msd.orbi.kostroma.su
Organization: AO ORBI (MS-DOS)
Date: Fri, 24 Jul 1992 06:35:44 GMT







Newsgroups: sci.space.news
From: baalke@kelvin.jpl.nasa.gov (Ron Baalke)
Subject: Galileo Update #2 - 07/22/92
Followup-To: sci.space
News-Software: VAX/VMS VNEWS 1.3-4   
Keywords:  Galileo, JPL
Reply-To: baalke@kelvin.jpl.nasa.gov
Organization: Jet Propulsion Laboratory
Date: Thu, 23 Jul 1992 04:37:28 GMT

Forwarded from Bill O'Neil, Galileo Project Manager

                            GALILEO STATUS REPORT
                               July 22, 1992

     The Galileo Spacecraft is operating normally in the all-spin mode and
transmitting coded telemetry at 40 bps.

     Yesterday, the turn to the warming attitude in preparation for the Dual
Drive Actuator (DDA) pulse began at approximately 10:57 PDT, as planned.  The
first of the two Dual Drive Actuator pulse turn ons occurred at 12:46 PDT for
approximately a 2-second duration, as planned.  Data was collected and is
being evaluated.  Tracking was performed over DSS-43 (Canberra 70 meter
antenna).

     Today, July 22, 1992, the second Dual Drive Actuator pulse is scheduled
at 11:01 PDT for approximately a 2-second duration.  Additionally, the turn
back from the warming attitude is scheduled to begin at approximately
11:07 PDT.  Tracking is scheduled over DSS-63 (Madrid 70 meter antenna) and
DSS-43.

     Tomorrow, the Low Gain Antenna-2 (LGA-2) motors are scheduled on at
12:46 PDT for a duration of approximately 16 seconds to stow the LGA-2.
Tracking is scheduled over DSS-14 (Goldstone 70 meter antenna), DSS-43, and
DSS-63.
     ___    _____     ___
    /_ /|  /____/ \  /_ /|     Ron Baalke         | baalke@kelvin.jpl.nasa.gov
    | | | |  __ \ /| | | |     Jet Propulsion Lab |
 ___| | | | |__) |/  | | |__   M/S 525-3684 Telos | Most of the things you 
/___| | | |  ___/    | |/__ /| Pasadena, CA 91109 | worry about will never
|_____|/  |_|/       |_____|/                     | happen.