Text: If on or prior to September 1, 2014, Landlord does not achieve Milestone 1 due to a combination of Construction Force Majeure, Tenant Delay and/or any Other Delays, then the responsibility for the damages that would have otherwise applied under the preceding subparagraph 13(j)(i)(3) will be allocated between the parties in which each party is attributed (x) its respective share of delays other than Construction Force Majeure delays (i.e., Tenant is attributed a proportion equal to each day of Tenant Delay divided by the sum of all delays other than Construction Force Majeure delays, and Landlord attributed a proportion equal to all Other Delays divided by the sum of all delays other than Construction Force Majeure delays) plus (y) an additional share equal to 50% of the Construction Force Majeure delays.
Chunk: " September 1, 2014"
Semantic label: Failure to Achieve Milestone Date