Reportable IN THE SUPREME COURT OF INDIA CIVIL APPELLATE JURISDICTION CIVIL APPEAL NO. 2153 OF 2010 M/S. DYNA TECHNOLOGIES PVT. LTD. APPELLANT(S) VERSUS M/S. CROMPTON GREAVES LTD. RESPONDENT(S) JUDGMENT
[ENTITY], J.
1. The question involved herein revolves around the requirement of reasoned award and the cautionary tale for the parties and arbitrators to have a clear award, rather than to have an award which is muddled in form and implied in its content, which inevitably leads to wastage of time and resources of the parties to get clarity, and in some cases, frustrate the very reason for going for an arbitration.
2. This appeal is filed against the final order and judgment dated 27.04.2007, passed by the High Court of Judicature at Madras whereby the High Court partly allowed the appeal filed by the respondent and set aside the award of Arbitral Tribunal relating to claim no. 2 for payment of compensation for the losses suffered due to unproductive use of machineries.
3. Brief facts of the case are that a contract was entered into between DCM Shriram Aqua Foods Limited (hereinafter referred to as DCM in short) and M/s. Crompton Greaves Limited (hereinafter referred to as [ENTITY] in short) for an aquaculture unit to be set up by such Principal, namely, DCM. [ENTITY] invited tenders for carrying out certain works for construction of ponds, channels, drains and associated works. The appellant M/s [ENTITY] gave its proposal, estimate and quotation for carrying out the work. Thereafter, the respondent [ENTITY] placed a letter of intent dated 25 th July, 1994, relevant portions of which are as under:
10. In the event that you are forced to keep your equipment and manpower idle due to non availability of work fronts due to reasons attributable to DCM or due to legal disturbances not connected with you, you shall be compensated as follows:
(i) Maximum seven days of stoppage of work without any compensation.
(ii) [ENTITY] reserves the right to advice you to demobilize partially or fully in lieu of paying compensation for such delays. Under such circumstances, you shall be paid such compensation towards transportation of equipment to Site at mutually agreed rates.
(iii) Suitable time extension shall be given to complete the work to compensate the delay caused due to the stoppage of work.
11. Storage & Security: you will be responsible to provide necessary stores, office and labour camps for your staff at site. Only open area for construction of above will be given to you.
Electricity will be provided at one point on chargeable basis at actuals. You will be responsible to tap the same to your required place.
A format work order will be charged subsequently which will cover other General Terms and Conditions. Labour rules, Workmen Compensation etc. which may not be covered by this LOI and the same shall also be part of this LOI.
4. The appellant made certain queries and clarifications, and by letter dated 10th October, 1994, [ENTITY] amended the contract as suggested by the appellant company. Thereafter, [ENTITY] issued work order on 15th November, 1994 setting out the terms and conditions of the work, material portions of which are stated as under:
2. Termination of contract:
The Company reserves the right to terminate this work at any stage without payment of compensation due to any of the following reasons:
a. If the original contract between the client and the company is terminated/suspended.
b. The company is unable to proceed with the work due to reasons like nonavailability of work fronts, delay in availability of materials or delay in receipt of payments from clients etc. c. If the contractor is not able to carry out work to the satisfaction of the companys clients representatives.
d. If the contractor is unable to ensure adequate progress as required by the company and their purchaser.
e. Upon termination of this contract/work order, all rights and obligation of the parties, shall cease provided that the termination shall not relieve the contractor of any of his obligations which may have accrued upto the date of termination.
Upon termination of this contract/work order due to default on the part of the contractor, he /it shall indemnify the company against all losses incurred by the company as a result of such termination.
5. After commencement of the work, the respondent [ENTITY] on 5 th January, 1995 instructed the employees of the appellant company to stop the work.
6. The appellant company claimed compensation for such premature termination of the contract and ultimately the dispute was referred to Arbitral Tribunal consisting of three Arbitrators.
7. The appellantclaimant made the following claims: (1)Losses due to idle charges.
(2)Losses due to unproductivity of the men and machineries which could not work due to hindrances. (3)Loss of profit as the contract got dissolved and (4)Interest on the above claims and (5)Costs.
8. The aforementioned claims are listed in the statement of claims totalling to Rs. 54,21,170.45 initially on 21 st June, 1997 and revised to Rs. 53,83,980.45 on 5 th July, 1997.
9. The following is a summary of the final claims: (1) Idle Charges for machineries and demobilisation as approved by Rs. 4,18,551.50 Respondent (2)Losses due to unproductive use of machineries Rs. 45,85,286.00 (3)Loss of profit Rs. 20,89,925.00 (4)And (5) Interest and Costs to be assessed Rs. 70,93,763.33 Deduct Payment already received Rs. 17,09,782.88 Balance due Rs. 53,83,980.45 + Interest and costs
10. It may be relevant to note at this stage that so far as claim no. 1 in reference to the losses due to idle charges is concerned, it was finally settled amicably by the parties and the balance towards the interest component also stands paid.
11. So far as claim no. 3 in reference to loss of profit is concerned, the same was disallowed by the Arbitral Tribunal and it was later not questioned by the appellantclaimant and that attained finality.
12. The only objection is in reference to claim no. 2, i.e., losses due to unproductive use of machineries which was accepted by the Arbitral Tribunal for a sum of Rs. 27,78,125/ with interest @ 18% p.a. vide its award dated 30th April, 1998 and Correction to award dated 5th May, 1998.
13. Aggrieved by the award passed by the Tribunal, an original petition was filed before the learned Single Judge of the High Court of Judicature at Madras, questioning the award under [SECTION] of the [ACT] (hereinafter [ACT]), by the respondent. The learned Single Judge, while upholding the award of the Tribunal, observed as under:
7. Thus the Arbitrators have given a specific finding that the amount paid as compensation is actually the amount expended by the fourth respondent and therefore the petitioner is liable to reimburse the loss sustained by the fourth respondent. Therefore, this contention is also not acceptable.
9. Further, the learned counsel for the petitioner took this court to various portions of the Award and tried to convince this Court that the Arbitrators have not decided the issue fully appreciating the evidence on record. In the judgment of the Supreme Court reported in M/s Sundarsan Trading Company v. Government of Kerala (AIR 1989 Supreme Court
890) it has been clearly held that the power of the Arbitrator in respect of the interpretation of the contract in a matter for arbitration, the Arbitrator can pass the Award by taking a particular view of the contract and hence, the Court cannot substitute its own decision. Therefore, this Court cannot reappraise the evidence and substitutes its views and set aside the Award. Also in the case of [PRECEDENT], this Court has held that as per [SECTION] of the Act, the Award of the Arbitrator can be set aside only on the limited grounds and the Award cannot be interfered with simply because another view is possible on the available materials. The arbitrator is a Judge of choice of parties and this Court cannot set aside unless it suffers from error apparent on the face of the record. It cannot be set aside even if the Court can come to different conclusion on the same facts.
The learned counsel for the petitioner has not pointed out any such ground. It cannot also be said that the Award is perverse or has error apparent on the face of the record. Therefore, the Award passed by the Arbitrator is not illegal or invalid and cannot be set aside. Therefore, the petition is dismissed. (emphasis supplied)
14. Aggrieved by the aforesaid decision of the learned Single Judge, the respondent appealed before the Division Bench in [CASE NUMBER]. As aforementioned, the High Court vide impugned order partly allowed the appeal and set aside the award of the Tribunal relating to claim no. 2. The High Court was of the opinion that the award does not contain sufficient reasons and the statements contained in paragraph 3.1 (a) to 3.1 (g) of the award does not provide any reasons, discussions or conclusion. The High Court has observed in the following manner:
18. It is of course true that an Arbitrator cannot be expected to write a detailed judgment as in a law Court. However, the present Act contemplates that the award of the Arbitrator should be supported by reason. The decision relied upon by the counsel for the respondent, rendered on the basis of the [ACT], cannot be pressed into service keeping in view the specific provision contained in the Act. Moreover, even assuming that the ratio of the said decision is applicable, we cannot cull out any underlying reason in the award for directing payment of compensation. The basis for the right of the claimant and the basis of the liability of the present appellant have not been indicated anywhere within four corners of the award and in spite of the best efforts it is not possible to discover even any latent reason in the award.
19. It was also contended that the discussion in para 3.1(g) of the award contains the basis and reason given by the Tribunal.
We have carefully gone through such paragraph as well as the preceding and subsequent paragraphs. In our considered opinion, the statements recited in para 3.1 including para 3.1(g) are only substance of the submissions/claim made by the claimant and para 3.1(g) cannot be construed as a conclusion or even the reasoning given by the Tribunal.
15. Having come to a conclusion that the arbitral award was deficient due to the lack of reasoning, the High Court proceeded further to note that the option of [SECTION] of the [ACT] was not necessary as the compensation could not have been claimed considering the fact that the work order has provision barring claim no. 2, in the following manner:
20. Learned counsel for the respondent has relied upon [SECTION] of the [ACT] and has submitted that in case if this Court finds that the Arbitral Tribunal has not given reason, even though it is so required under [SECTION] by invoking jurisdiction under [SECTION], this Court can give opportunity to the Arbitral Tribunal to resume the arbitral proceedings or to take action as in the opinion of the Arbitral Tribunal would eliminate the grounds for setting aside the arbitral award.
21. We do not think that the present case is a fit case where the Arbitral Tribunal can be called upon to give reasons in support of its conclusion. This is because, in our considered opinion, the terms of the contract clearly exclude the possibility of payment of any compensation on account of premature termination of the contract as envisaged in para C. 2(a).
16. Thereafter, the High Court proceeded further to note that the arbitral proceeding was beyond the competence of the Tribunal by considering the conditions under the work order.
17. Learned counsel for the appellant submits that the Arbitral Tribunal comprising of three Arbitrators has looked into the entire material available on record and recorded a finding in reference to claim no. 2 (losses suffered due to unproductive use of machineries) based on the case set up by the parties taking note of [SECTION] of the [ACT] (hereinafter [ACT]) and relying on the evidence including appraisal of the log books approved by the respondent and held that actual losses/expenses were incurred by the appellant. In the given circumstances it was not open for the High Court in appeal to reappraise and substitute its own view in contravention of the clause of the agreement pursuant to which the arbitral dispute was raised and a finding came to be recorded in acceptance of the claim with regard to the losses suffered by the appellant due to unproductive use of machineries and the interference made by the High Court is beyond the scope of [SECTION] of the [ACT].
18. Learned counsel further submits that the Division Bench of the High Court did not hold that the evidence relied upon by the Arbitral Tribunal, i.e., the log books were not proper or were lacking quality. As a matter of fact, there was no challenge to the same in the appeal filed by the respondent under [SECTION] of the [ACT] and only the liability was questioned. The learned counsel further submitted that the only submission of the learned counsel for the respondent before the Arbitral Tribunal and also before the learned Single Judge of the High Court was that there was no provision under the contract granting compensation for loss incurred for unproductive use of machinery and that the Arbitral Tribunal has exceeded its jurisdiction. This issue was examined by the Tribunal and confirmed by the Single Judge of the High Court, after examining the objections raised by the respondent under [SECTION] of the [ACT]. The learned counsel for the appellant contented that interference at the appellate stage is beyond the scope of [SECTION] of the [ACT] and in the given circumstances, claim no. 2 which has been set aside by the Division Bench of the High Court under the impugned judgment deserves to be interfered by this Court.
19. Learned counsel also submits that [SECTION] of the [ACT] confers a right which is for public interest/benefit and contractual clause, if any, which takes away such a right unilaterally of a party is violative of [SECTION] of the [ACT]. The law which is made for an individuals benefit can be waived by only by such individual, however, where law is for public interest or has policy element, then such rights cannot be waived by an individual person inasmuch as such rights are a matter of public policy/public interest.
20. Learned counsel further submits that a contractual provision which is in contravention of a specific statutory provision, if allowed to be implemented, the same will result in frustration of a right conferred by law or if the contractual clause is immoral or opposed to public policy, in such cases the contractual clause is invalid and void ab initio and cannot be enforced to disentitle appellant in claiming the actual loss which has been suffered by it and established before the Arbitral Tribunal and which the respondent is under an obligation to reimburse. In the given circumstances, claim no. 2 which has been set aside by the High Court needs interference by this Court. The learned counsel in support has placed reliance on the judgment of this Court in K.N. Sathyapalan (Dead) by Lrs. v. State of Kerala, (2007) 13 SCC
21. Per contra, learned counsel for the respondent, while supporting the findings recorded by the High Court in the impugned judgment, submits that the claim which has been disallowed by the High Court in the impugned judgment is basically a claim for payment of compensation or damages on account of premature termination of contract and neither the Arbitral Tribunal nor the learned Single Judge of the High Court has considered/examined the terms of the contract in appreciating the right of the claimant to claim compensation of damages and the corresponding liability of the respondent to pay/settle the claim. According to him, as per the terms of contract, no such compensation was payable.
22. Learned counsel further submits that it is well settled that the Arbitral Tribunal cannot travel beyond the terms of contract to award compensation. As a matter of fact, in the present case, the terms of contract expressly prohibit that no compensation is payable if the contract is terminated on account of termination of the project. In the face of such express prohibition, the Arbitral Tribunal has exceeded its jurisdiction and committed a manifest error in directing the payment of compensation even without disclosing the basis of arriving at such a conclusion.
23. Learned counsel for the respondent submits that [SECTION](2)
(a)(iv) of the [ACT] clearly envisages that such an award can be set aside if the award deals with a dispute not contemplated by or not falling within the terms of the submission to arbitration. When there is a specific exclusion/prohibition in the contract, it was not open for the Tribunal to travel beyond the terms of contract in passing an award which has been taken note of by the Division Bench of the High Court in the impugned judgment and has been rightly set aside, supported by cogent reasons. The learned counsel further submitted that what has been observed by the Division Bench of the High Court in the impugned judgment is based on settled principles of law and needs no interference.
24. We have heard learned counsel for the parties and with their assistance perused the material available on record.
25. Before we devolve into the contractual issues, we need to observe certain pointers on the jurisdiction of the court under [SECTION] of the [ACT]. [SECTION] as it stood before the [ACT], was as follows 34 Application for setting aside arbitral award. (1) Recourse to a Court against an arbitral award may be made only by an application for setting aside such award in accordance with subsection (2) and subsection (3).
(2) An arbitral award may be set aside by the Court only if
(a) the party making the application furnishes proof that
(i) a party was under some incapacity, or
(ii) the arbitration agreement is not valid under the law to which the parties have subjected it or, failing any indication thereon, under the law for the time being in force; or
(iii) the party making the application was not given proper notice of the appointment of an arbitrator or of the arbitral proceedings or was otherwise unable to present his case; or
(iv) the arbitral award deals with a dispute not contemplated by or not falling within the terms of the submission to arbitration, or it contains decisions on matters beyond the scope of the submission to arbitration:
Provided that, if the decisions on matters submitted to arbitration can be separated from those not so submitted, only that part of the arbitral award which contains decisions on matters not submitted to arbitration may be set aside; or
(v) the composition of the arbitral tribunal or the arbitral procedure was not in accordance with the agreement of the parties, unless such agreement was in conflict with a provision of this Part from which the parties cannot derogate, or, failing such agreement, was not in accordance with this Part; or
(b) the Court finds that
(i) the subjectmatter of the dispute is not capable of settlement by arbitration under the law for the time being in force, or
(ii) the arbitral award is in conflict with the public policy of India.
Explanation. Without prejudice to the generality of subclause (ii) it is hereby declared, for the avoidance of any doubt, that an award is in conflict with the public policy of India if the making of the award was induced or affected by fraud or corruption or was in violation of [SECTION] or [SECTION].
(3) An application for setting aside may not be made after three months have elapsed from the date on which the party making that application had received the arbitral award or, if a request had been made under [SECTION], from the date on which that request had been disposed of by the arbitral tribunal:
Provided that if the Court is satisfied that the applicant was prevented by sufficient cause from making the application within the said period of three months it may entertain the application within a further period of thirty days, but not thereafter.
(4) On receipt of an application under subsection (1), the Court may, where it is appropriate and it is so requested by a party, adjourn the proceedings for a period of time determined by it in order to give the arbitral tribunal an opportunity to resume the arbitral proceedings or to take such other action as in the opinion of arbitral tribunal will eliminate the grounds for setting aside the arbitral award.
26. There is no dispute that [SECTION] of the [ACT] limits a challenge to an award only on the grounds provided therein or as interpreted by various Courts. We need to be cognizant of the fact that arbitral awards should not be interfered with in a casual and cavalier manner, unless the Court comes to a conclusion that the perversity of the award goes to the root of the matter without there being a possibility of alternative interpretation which may sustain the arbitral award. [SECTION] is different in its approach and cannot be equated with a normal appellate jurisdiction. The mandate under [SECTION] is to respect the finality of the arbitral award and the party autonomy to get their dispute adjudicated by an alternative forum as provided under the law. If the Courts were to interfere with the arbitral award in the usual course on factual aspects, then the commercial wisdom behind opting for alternate dispute resolution would stand frustrated.
27. Moreover, umpteen number of judgments of this Court have categorically held that the Courts should not interfere with an award merely because an alternative view on facts and interpretation of contract exists. The Courts need to be cautious and should defer to the view taken by the Arbitral Tribunal even if the reasoning provided in the award is implied unless such award portrays perversity unpardonable under [SECTION] of the [ACT].
28. Having established the basic jurisprudence behind [SECTION] of the [ACT], we must focus on the analysis of the case. The primary contention of the learned counsel appearing on behalf of the appellant is that the award by the learned Tribunal was perverse for want of reasons. The necessity of providing reasons has been provided under [SECTION] of the [ACT], which reads as under:
31. Form and contents of arbitral award. (3) The arbitral award shall state the reasons upon which it is based, unless
(a) the parties have agreed that no reasons are to be given, or
(b) the award is an arbitral award on agreed terms under [SECTION]. (emphasis supplied) Under the [ACT] the aforesaid provision is provided as under:
(2) The award shall state the reasons upon which it is based, unless the parties have agreed that no reasons are to be given or the award is an award on agreed terms under [SECTION].
29. Similar to the position under the Model Law, India also adopts a default rule to provide for reasons unless the parties agree otherwise. As with most countries like England, America and Model Law, Indian law recognizes enforcement of the reasonless award if it has been so agreed between the parties.
30. There is no gainsaying that arbitration proceedings are not per se comparable to judicial proceedings before the Court. A party under [ACT] can opt for an arbitration before any person, even those who do not have prior legal experience as well. In this regard, we need to understand that the intention of the legislature to provide for a default rule, should be given rational meaning in light of commercial wisdom inherent in the choice of arbitration.
31. A fiveJudge Constitution Bench of this Court in the case of Raipur Development Authority v. [ENTITY] Contractors, AIR 1990 SC 1426, considered the scope of [SECTION] of the [ACT] and held as under:
It is now well settled that an award can neither be remitted nor set aside merely on the ground that it does not contain reasons in support of the conclusion or decisions reached in it except where the arbitration agreement or the deed of submission requires him to give reasons. The arbitrator or umpire is under no obligation to give reasons in support of the decision reached by him unless under the arbitration agreement or in the deed of submission he is required to give such reasons and if the arbitrator or umpire chooses to give reasons in support of his decision it is open to the Court to set aside the award if it finds that an error of law has been committed by the arbitrator or umpire on the face of the record on going through such reasons. The arbitrator or umpire shall have to give reasons also where the court has directed in any order such as the one made Under [SECTION] or [SECTION] or [SECTION] of the Act that reasons should be given or where the statute which governs an arbitration requires him to do so.
32. A threeJudge Bench of this Court in another case of [PRECEDENT], reiterated its earlier view that the arbitrator's adjudication is generally considered binding between the parties for he is a Tribunal selected by the parties and the power of the Court to set aside the award is restricted to cases set out in [SECTION] of the [ACT].
33. However, the ratio of [ENTITY] case (supra) has not found favour of the Legislature, and accordingly [SECTION] has been enacted in the [ACT]. This Court in [PRECEDENT], a Division Bench of this Court has indicated that passing of a reasoned award is not an empty formulation under the [ACT].
34. It may be relevant to note [ENTITY] on Arbitration, 23rd edn. (2007), wherein he notes that:
If the Court can deduce from the award and the materials before it, which may include extracts from evidence and the transcript of hearing, the thrust of the tribunals reasoning then no irregularity will be found.Equally, the court should bear in mind that when considering awards produced by non lawyer arbitrators, the court should look at the substance of such findings, rather than their form, and that one should approch a reading of the award in a fair, and not in an unduly literal way. (emphasis supplied)
35. The mandate under [SECTION] of the [ACT] is to have reasoning which is intelligible and adequate and, which can in appropriate cases be even implied by the Courts from a fair reading of the award and documents referred to thereunder, if the need be. The aforesaid provision does not require an elaborate judgment to be passed by the arbitrators having regards to the speedy resolution of dispute.
36. When we consider the requirement of a reasoned order three characteristics of a reasoned order can be fathomed. They are:
proper, intelligible and adequate. If the reasoning in the order are improper, they reveal a flaw in the decisionmaking process. If the challenge to an award is based on impropriety or perversity in the reasoning, then it can be challenged strictly on the grounds provided under [SECTION] of the [ACT]. If the challenge to an award is based on the ground that the same is unintelligible, the same would be equivalent of providing no reasons at all. Coming to the last aspect concerning the challenge on adequacy of reasons, the Court while exercising jurisdiction under [SECTION] has to adjudicate the validity of such an award based on the degree of particularity of reasoning required having regard to the nature of issues falling for consideration. The degree of particularity cannot be stated in a precise manner as the same would depend on the complexity of the issue. Even if the Court comes to a conclusion that there were gaps in the reasoning for the conclusions reached by the Tribunal, the Court needs to have regard to the documents submitted by the parties and the contentions raised before the Tribunal so that awards with inadequate reasons are not set aside in casual and cavalier manner. On the other hand, ordinarily unintelligible awards are to be set aside, subject to party autonomy to do away with the reasoned award. Therefore, the courts are required to be careful while distinguishing between inadequacy of reasons in an award and unintelligible awards.
37. At this juncture it must be noted that the legislative intention of providing [SECTION] in the [ACT] was to make the award enforceable, after giving an opportunity to the Tribunal to undo the curable defects. This provision cannot be brushed aside and the High Court could not have proceeded further to determine the issue on merits.
38. In case of absence of reasoning the utility has been provided under of [SECTION] of the [ACT] to cure such defects. When there is complete perversity in the reasoning then only it can be challenged under the provisions of [SECTION] of the [ACT]. The power vested under [SECTION] of the [ACT] to cure defects can be utilized in cases where the arbitral award does not provide any reasoning or if the award has some gap in the reasoning or otherwise and that can be cured so as to avoid a challenge based on the aforesaid curable defects under [SECTION] of the [ACT]. However, in this case such remand to the Tribunal would not be beneficial as this case has taken more than 25 years for its adjudication. It is in this state of affairs that we lament that the purpose of arbitration as an effective and expeditious forum itself stands effaced.
39. It may be noted that when the High Court concluded that there was no reasoned award, then the award ceased to exist and the Court was functus officio under [SECTION] of the [ACT] for hearing the challenge to the award under the provisions of [SECTION] and come to a conclusion that the arbitration award was not in terms of the agreement. In such case, the High Court ought to have considered remanding the matter to the Tribunal in the usual course. However, the High Court analyzed the case on merits, but, for different reasons and we need not go into the validity of High Courts interference.
40. Coming back to the award, we need to see whether the award of the Arbitral Tribunal can be sustained in the instant case. Although the Arbitral Tribunal has dealt with the claims separately under different subheadings, the award is confusing and has jumbled the contentions, facts and reasoning, without appropriate distinction. The Tribunal rendered the award with narration of facts with references to the annexures wherever it relied upon by it. The Tribunal abruptly concluded at the end of the factual narration, without providing any reasons, in the following manner:
(3) Claim for unproductive usage of machineries .
(g) All the above facts clearly establish that the machineries deployed by the Claimant had to do unproductive work by shifting from one place to another to suit the availability of work.The contract contemplates only payment for actual turnover of earthwork and for this they had received amount totaling to Rs. 1709782.88. The Claimant claims that the hire charges paid to the machineries, men and engineers should be reimbursed to him. He has given the actual expenses in his claim statement.
(emphasis supplied)
41. Interestingly, the factual narration is coupled with the claimants argument, which is bundled together. A close reading of the same is required to separate the same wherein the Arbitral Tribunal has mixed the arguments with the premise it intended to rely upon for the claimants claim. Further, it has reduced the reasons for respondents defense. In spite of our independent application of mind based on the documents relied upon, but cannot sustain the award in its existing form as there is a requirement of legal reasoning to supplement such conclusion. In this context, the complexity of the subject matter stops us from supplementing such legal reasoning and we cannot sustain the aforesaid award as being reasoned.
42. It may be beneficial to reduce the concluding paragraph of the award, which reads as under:
3.4. The above arguments and various authorities quoted by them have been studied by the Tribunal and we are convinced that the compensation is payable on the hire charges and expenses incurred by the claimant based on the claims made by him in June 95 and now submitted by the claimant in his revised claim petition on 05.07.1997. We are convinced that the machineries have been actually mobilized from the letter R3, R8 and R10 issued by DCM reporting on the number of machineries deployed by Claimant. The Claimants have produced the log books and bills for the various machineries and modified their claims. The tribunal had perused the log books and idle wages approved in C7 by Respondent and the claims made in R17. (emphasis supplied)
43. From the facts, we can only state that from a perusal of the award, in the facts and circumstances of the case, it has been rendered without reasons. However, the muddled and confused form of the award has invited the High Court to state that the arbitrator has merely restated the contentions of both parties. From a perusal of the award, the inadequate reasoning and basing the award on the approval of the respondent herein cannot be stated to be appropriate considering the complexity of the issue involved herein, and accordingly the award is unintelligible and cannot be sustained.
44. In any case, the litigation has been protracted for more than 25 years, without any end for the parties. In totality of the matter, we consider it appropriate to direct the respondents to pay a sum of Rs. 30,00,000/ (Rupees Thirty Lakhs only) to the appellant in full and final settlement against claim No. 2 within a period of 8 weeks, failing which the appellant will be entitled to interest at 12% per annum until payment, for providing quietus to the litigation.
45. In view of the conclusions reached, the appeal is disposed of to the extent indicated herein. There shall be no orders as to the costs.
J. ([ENTITY]) J. ([ENTITY]) J. ([ENTITY]) NEW DELHI;
DECEMBER 18, 2019.