Escasa eficiencia en costos y plazos en proyectos de inversión en Arequipa y Moquegua 2004-2020
Journal: Cuestiones Políticas
Year: 2021

Objective: To demonstrate the low efficiency in costs and timeframes in 22 investment projects (PIP) of the Regional Government of Moquegua and Arequipa, which generated higher costs and timeframes between the ex ante and ex post in the period 2004-2020. Method: Inductive, basic, not experimental. Results: Based on the Wilcoxon test, it was shown that the costs of 12 projects in Moquegua, before and after, were different with asymptotic significance (bilateral) 0.006, from 127 to 220 million; an