Wedge/Arch Test with new electronics at B0
		------------------------------------------

		tasks					responsible party
		-----					-----------------
'98
Oct  5- 9  ** START 1 WEDGE CONFIGURATION - WEDGE 21W 
	   Install Crate, ethernet connection,		F Lewis, Roser & Co
	    & electrical power in rack for wedge 21W
	   Exercise PMT HV (manual operation)		Pauletta		

Oct 12-16  Install power supply				F Lewis, S Orr
	   Install temporary rack monitoring		Schmitt, Elias
	   Install Crate CPU (MVME162)			DeMaat
	   Install 2 ADMEM, TRACER, TestClk		L Scott
	   Install Transition card with PMT cables	Hahn, Lindgren, Dervin
	   Install Cal Card, transition board		Gallinaro
		& cables to CEM
	   Software for ADMEM, TRACER, TestClk		Chlebana
		(moving from ICB)

Oct 19-23  Start electronics test with 1 wedge 
	   (Stand alone system with TestClk) 
	      - solve grounding problems		Hahn, Sakumoto, Budd,
	      - take pedestal data			HaoWei, Chlebana, Orr,
	      - source, flasher calibration runs	Gallinaro, Nodulman

Oct 26-29  Noise studies (Standalone readout)
	      - Noise into ADMEM 
		from power supply, crate CPU, Clock	Hahn, HaoWei, Sakumoto
	      - Noise into CES (using Rabbit readout)	Drake, Drennen
	

Nov  2- 6  Continue Noise studies (Standalone readout)


Nov  9-13  Continue Noise studies (Standalone readout)
	   Install & run portable chilled water		Roser & Co
	   Install SMXR, SMC, SMD crate, SMD with 
		digital SQUID & associated cables	JinYuan, Drennen, Drake
	   Install CMUASD, HADASD in the crate		Nathan, Hahn
		(transition modules needed)
	   Install TDC's in 1st floor			Kelly, Fritz
		(paddle card needed)
	   Install temporary ASD->TDC cables		Dervin
		(1 ansley, 1 HADASD cable)
	   Install temporary 10 Lv1 Trigger cables	Dervin
	   Connect CMU HV cables (to chamber & CAEN)	Roser, Eddy


Nov 16-20  Continue noise/performance studies 
		(Standalone readout)
	      - Pedestal data				Hahn, HaoWei, Sakumoto,
	      - Source calibration			Budd, Gallinaro,
	      - Flasher calibration			Lindgren, Nodulman
	      - Laser calibration 
	   Exercise SMX system data path		JinYuan, Drennen, Drake
	      (SMX system running with digital SQUID)
	   Readout TDC crate with TestClk		Fritz
	      (TDC crate cabled to CMUASD & HADASD)
	   Test online Calibration DB Prototype 	Umesh, Jack, J Patrick


Nov 23-25  Continue activities listed in Nov 16-20


Nov 30-Dec 4  Continue activities listed in Nov 16-20
	      Install Crate Fanout crates		Roser & Co
	      Install Clock fanout at B0		Chappa
	      Install TS prototype system at B0		Martin, Schmidt
	      Run CMU with a bottled Ar/Et 		Roser, Eddy
	

Dec 7 -11  ** ADD 3 MORE WEDGES - WEDGE 18W, 19W, 20W 
	   Install Crate, ethernet connection,		F Lewis, Roser & Co
	    & electrical power in the rack for 
	      wedges 18W, 19W, & 20W
	   Install power supply, TRACER, TestClk 	F Lewis, S Orr
	   Install Crate CPU (MVME2301)			DeMaat
	   Install ADMEM (120 channels)			Scott
	   Install Transition card with PMT cables	Hahn, Lindgren, Dervin
	   Install Cal Card, transition board		Gallinaro
		& cables to CEM for 3 wedge operation
	   Run "Standard Software" for ADMEM, TRACER	Chlebana, Vejcik
	   

Dec 14-18  Continue activities listed in Dec 7 -11
	   Get CHA laser working with TSI & DAQ		Cordelli & Co
	   PISABOX program for HV control ready & test	Cordelli & Co
	   Readout 24 CES channels with SMQIE		Drake, JinYuan, Drennen
	   Test ADMEM/DIRAC/DCAS integration		Peter/Culbertson/Monica


******* Dec 21 - Jan 3   Lab Holidays  ********


'99

Jan  4- 8  Start electronics test with 4 wedges 
	      - solve grounding problems		Hahn, Sakumoto, Budd,
	      - take pedestal data			HaoWei, Chlebana, Orr, 
	      - source, Flasher calibration runs	Gallinaro, Nodulman
	   Continue Readout CES channels 		Drake, JinYuan, Drennen
	   Continue ADMEM/DIRAC/DCAS integration	Peter/Culbertson/Monica

Jan 11-15  Continue electronics test with 4 wedges 
	   Continue ADMEM/DIRAC/DCAS integration	Peter/Culbertson/Monica
	   Install TAXI transition module		Walter 
	   Connect ADMEM & TDC crates to VRB		JJ, Dervin, Vejcik
	   Prototype EVB running with VRB which 
		are connected to ADMEM TDC crates	Tether, Patrick, Vejcik
	   
Jan 18-22  Continue noise/performance studies 
	      - Pedestal data				Hahn, HaoWei, Sakumoto,
	      - Source calibration			Budd, Gallinaro,
	      - Flasher calibration			Lindgren, Nodulman
	      - Laser calibration 

Jan 25-29 Integrated Software Prototype ready & test   Patrick & Co
		(Run Control, TS, VRB, EVB, Clock, 
		 ADMEM, TDC, SMXR, etc) 
  
Feb  1- 5  Continue Integrated Software Prototype test  Patrick & Co
	   Test Online Monitoring Software prototype	Jack, Fritz, Frank
		(Calorimeter, TDC)
		

Feb  8-12  Schedule Contingency
Feb 15-19  Schedule Contingency
Feb 22-26  Schedule Contingency