-------------------------------------------------------------------------------
Scheduled activities for Week 01:

M Jan 01 (001)  
T Jan 02 (002)  Behind:  Power tracking test, 45 degree off-point
W Jan 03 (003)  
T Jan 04 (004)  Ahead: HGA calibration
F Jan 05 (005)  Ahead: EUVI flat field calibration -- S/C driven
		Behind: IMPACT STE Offpoint 16:55 UT (TBC)
S Jan 06 (006)  Ahead: Switch downlink rate to 360 kbps
S Jan 07 (007)  
-------------------------------------------------------------------------------
Scheduled activities for Week 02:

M Jan 08 (008)  Behind: A5 Prime Delta-V Maneuver
		Ahead: Switch to high gain antenna
T Jan 09 (009)  
W Jan 10 (010)  Ahead: SECCHI HI offpoint, 22:00 UT
T Jan 11 (011)  Behind: Open SECCHI/HI baffle cover, first light 
F Jan 12 (012)  Behind: HGA calibration
		Ahead: SECCHI GT offpoint
S Jan 13 (013)  Behind: SECCHI HI offpoint, 08:10 UT
S Jan 14 (014)  

Notes:

* Hinode/SOHO/TRACE campaign - high temperature jets in polar coronal holes,
  Jan 8-21

* Comet McNaught (C/2006 P1) perihelion on Jan 13.
  (See http://ares.nrl.navy.mil/sungrazer for more information)

* Behind at 480 kbps June 13, 14

-------------------------------------------------------------------------------
Scheduled activities for Week 03:

M Jan 15 (015)  
T Jan 16 (016)  Behind: Opening IMPACT SIT/SEPT covers
W Jan 17 (017)  
T Jan 18 (018)  Ahead: Momentum dump, 19:20 UT
F Jan 19 (019)  
S Jan 20 (020)  
S Jan 21 (021)  Behind: S2 - second lunar swingby

Notes:

* Hinode/SOHO/TRACE campaign - high temperature jets in polar coronal holes,
  Jan 8-21

* Behind at 480 kbps June 16

-------------------------------------------------------------------------------
Scheduled activities for Week 04:

M Jan 22 (022)  Start of prime science mission
T Jan 23 (023)  
W Jan 24 (024)  
T Jan 25 (025)  Behind: SECCHI HI stray light offpoint 21:15 UT
		Ahead: SECCHI reset due to processor watchdog timeout 04:37
F Jan 26 (026)  
S Jan 27 (027)  
S Jan 28 (028)  
-------------------------------------------------------------------------------
Scheduled activities for Week 05:

M Jan 29 (029)  Behind: 2nd SWAVES smooth calibration rolls, 05:10 UT
T Jan 30 (030)  Ahead: SECCHI HI stray light offpoint 16:00 UT
W Jan 31 (031)  Behind: 3rd SWAVES smooth calibration rolls, 04:50 UT
		Behind: Switch to high gain antenna
T Feb 01 (032)  
F Feb 02 (033)  
S Feb 03 (034)  SECCHI GT off-points, Ahead: 13:00 UT, Behind: 18:15 UT
S Feb 04 (035)  Behind: EUVI calibration off-point, SECCHI-driven, 10:40 UT
-------------------------------------------------------------------------------
Scheduled activities for Week 06:

M Feb 05 (036)  Behind: SECCHI EUVI calibration off-point, S/C driven, 6:00 UT
T Feb 06 (037)  Behind: SECCHI stepped calibration roll, 06:50 UT
W Feb 07 (038)  
T Feb 08 (039)  
F Feb 09 (040)  
S Feb 10 (041)  
S Feb 11 (042)  
-------------------------------------------------------------------------------
Scheduled activities for Week 07:

M Feb 12 (043)  
T Feb 13 (044)  Ahead: SECCHI EUVI Flat Field Offpoint, SECCHI driven, 12:35 UT
		Performed with incorrect offpoint tables
W Feb 14 (045)  Behind: Test of SECCHI lunar transit observations, 15:25 UT
T Feb 15 (046)  Ahead: SECCHI EUVI Flat Field Offpoint, S/C driven, 08:00 UT
F Feb 16 (047)  
S Feb 17 (048)  
S Feb 18 (049)  

Notes:
* APL network will be down for maintenance Feb 17, 12:00-22:00.

* SECCHI test on Feb 14 will off-point from nominal Sun pointing by about 3 arc
  minutes for approximately four hours.

-------------------------------------------------------------------------------
Scheduled activities for Week 08:

M Feb 19 (050)  
T Feb 20 (051)  Ahead: SECCHI Stepped Cal. Roll, 14:25 UT
W Feb 21 (052)  Ahead: SECCHI-driven EUVI Flat Field Offpoint, 12:15 UT
		Behind: Test of SECCHI lunar transit observations, 15:30 UT
T Feb 22 (053)  Behind: Momentum dump, 14:00 UT
		Ahead: SECCHI software patch, 18:30 UT
F Feb 23 (054)  
S Feb 24 (055)  
S Feb 25 (056)  Behind: Lunar transit, 06:56-18:57 UT

Notes:
* SECCHI lunar transit test on Feb 21 will off-point from nominal Sun pointing
  by about 3 arc minutes for approximately four hours.

-------------------------------------------------------------------------------
Scheduled activities for Week 09:

M Feb 26 (057)  Behind: SECCHI software patch, 14:35 UT
T Feb 27 (058)  
W Feb 28 (059)  Ahead: HGA calibration roll
T Mar 01 (060)  Ahead: Momentum dump, 19:30 UT
F Mar 02 (061)  
S Mar 03 (062)  
S Mar 04 (063)  
-------------------------------------------------------------------------------
Scheduled activities for Week 10:

M Mar 05 (064)  
T Mar 06 (065)  
W Mar 07 (066)  
T Mar 08 (067)  
F Mar 09 (068)  
S Mar 10 (069)  
S Mar 11 (070)  
-------------------------------------------------------------------------------
Scheduled activities for Week 11:

M Mar 12 (071)  Behind: HGA calibration  
T Mar 13 (072)  SECCHI HI coincident 90/270 degree rolls
W Mar 14 (073)  Ahead: HGA calibration
T Mar 15 (074)  SECCHI HI 180 degree rolls
F Mar 16 (075)  
S Mar 17 (076)  
S Mar 18 (077)  Ahead: SECCHI reset due to processor watchdog timeout 17:57

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 12:

M Mar 19 (078)  
T Mar 20 (079)  
W Mar 21 (080)  
T Mar 22 (081)  
F Mar 23 (082)  
S Mar 24 (083)  
S Mar 25 (084)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 13:

M Mar 26 (085)  Both: Reformatting SECCHI partitions
T Mar 27 (086)  
W Mar 28 (087)  
T Mar 29 (088)  Both: IMPACT LET firmware upload
F Mar 30 (089)  
S Mar 31 (090)  
S Apr 01 (091)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 14:

M Apr 02 (092)  
T Apr 03 (093)  Both: HGA calibration
W Apr 04 (094)  
T Apr 05 (095)  Behind: Momentum dump
F Apr 06 (096)  
S Apr 07 (097)  EUVI 171 images with deeper exposure
S Apr 08 (098)  EUVI 171 images with deeper exposure

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 15:

M Apr 09 (099)  
T Apr 10 (100)  SECCHI/SUMER/Hinode campaign, 11-17 UT, JOP 192
W Apr 11 (101)  SECCHI/SUMER/Hinode campaign, 11-17 UT, JOP 192
T Apr 12 (102)  Ahead: Momentum dump
F Apr 13 (103)  SECCHI/SUMER/Hinode campaign, 11-17 UT, JOP 192
S Apr 14 (104)  
S Apr 15 (105)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 16:

M Apr 16 (106)  
T Apr 17 (107)  Behind: SECCHI Stepped Roll	08:35 UT
W Apr 18 (108)  
T Apr 19 (109)  Behind: SECCHI GT Offpoint	10:05 UT
		Ahead:  SECCHI GT Offpoint	14:20 UT
F Apr 20 (110)  
S Apr 21 (111)  
S Apr 22 (112)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 17:

M Apr 23 (113)  
T Apr 24 (114)  Behind: SECCHI problem with IS restart
W Apr 25 (115)  SECCHI spin tests (A: 20:02, B: 14:02)
T Apr 26 (116)  
F Apr 27 (117)  
S Apr 28 (118)  
S Apr 29 (119)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 18:

M Apr 30 (120)  Begin unattended tracks
T May 01 (121)  
W May 02 (122)  
T May 03 (123)  
F May 04 (124)  Start of SECCHI campaign, JOP 187, May 4-17
S May 05 (125)  
S May 06 (126)  

Notes:
* SUMER/Hinode campaign, Mar 13-Apr 30

-------------------------------------------------------------------------------
Scheduled activities for Week 19:

M May 07 (127)  Continuing SECCHI campaign, JOP 187, May 4-17
T May 08 (128)  
W May 09 (129)  SECCHI 304 campaign
T May 10 (130)  SECCHI 304 campaign
F May 11 (131)  
S May 12 (132)  
S May 13 (133)  

Notes:
* JOP 80, EIT shutterless campaign May 9, 16:50-00:00 UT; run time 19:00-21:40 UT 
* Ulysses quadrature/MERLIN observations, May 7-13

-------------------------------------------------------------------------------
Scheduled activities for Week 20:

M May 14 (134)  Continuing SECCHI campaign, JOP 187, May 4-17
T May 15 (135)  
W May 16 (136)  
T May 17 (137)  Last day of SECCHI campaign, JOP 187, May 4-17
F May 18 (138)  
S May 19 (139)  
S May 20 (140)  

Notes:
* JOP 80, EIT shutterless campaign May 15, 14:10-23:45 UT; run time 19:00-21:40 UT
* Ulysses quadrature with SOHO, Hinode, May 14-20

-------------------------------------------------------------------------------
Scheduled activities for Week 21:

M May 21 (141)  
T May 22 (142)  
W May 23 (143)  Momentum dumps, Ahead: 14:30 UT, Behind: 20:00 UT
T May 24 (144)  
F May 25 (145)  
S May 26 (146)  
S May 27 (147)  

-------------------------------------------------------------------------------
Scheduled activities for Week 22:

M May 28 (148)  
T May 29 (149)  
W May 30 (150)  
T May 31 (151)  
F Jun 01 (152)  
S Jun 02 (153)  
S Jun 03 (154)  

-------------------------------------------------------------------------------
Scheduled activities for Week 23:

M Jun 04 (155)  
T Jun 05 (156)  Messenger - Venus fly-by
W Jun 06 (157)  Behind: SECCHI reset due to processor watchdog timeout 18:55
T Jun 07 (158)  
F Jun 08 (159)  
S Jun 09 (160)  
S Jun 10 (161)  

-------------------------------------------------------------------------------
Scheduled activities for Week 24:

M Jun 11 (162)  
T Jun 12 (163)  
W Jun 13 (164)  
T Jun 14 (165)  
F Jun 15 (166)  
S Jun 16 (167)  Ahead: SECCHI reset due to processor watchdog timeout 10:07
S Jun 17 (168)  

-------------------------------------------------------------------------------
Scheduled activities for Week 25:

M Jun 18 (169)  
T Jun 19 (170)  
W Jun 20 (171)  
T Jun 21 (172)  
F Jun 22 (173)  
S Jun 23 (174)  
S Jun 24 (175)  

-------------------------------------------------------------------------------
Scheduled activities for Week 26:

M Jun 25 (176)  
T Jun 26 (177)  Ahead: PLASTIC software load
W Jun 27 (178)  Ahead: Test of Macro 145 -- may affect fine pointing
		Ahead: PLASTIC software load (contingency)
T Jun 28 (179)  
F Jun 29 (180)  
S Jun 30 (181)  
S Jul 01 (182)  Start of JOP 188
		Behind: SECCHI reset due to processor watchdog timeout 09:59

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 27:

M Jul 02 (183)  JOP 188 continues
      	 	Behind: PLASTIC software load
T Jul 03 (184)  Behind: PLASTIC software load (contingency)
W Jul 04 (185)  
T Jul 05 (186)  Ahead: Momentum dump, 13:00 UT
F Jul 06 (187)  
S Jul 07 (188)  
S Jul 08 (189)  

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 28:

M Jul 09 (190)  JOP 188 continues
T Jul 10 (191)  
W Jul 11 (192)  Both: HGA calibrations
T Jul 12 (193)  
F Jul 13 (194)  
S Jul 14 (195)  
S Jul 15 (196)  

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 29:

M Jul 16 (197)  JOP 188 continues
T Jul 17 (198)  
W Jul 18 (199)  Disable GT test, 10 minutes, Ahead: 12:11, Behind: 17:27
T Jul 19 (200)  
F Jul 20 (201)  
S Jul 21 (202)  
S Jul 22 (203)  

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 30:

M Jul 23 (204)  JOP 188 continues
T Jul 24 (205)  
W Jul 25 (206)  Behind: Momentum dump, 19:00 UT
		Behind: SECCHI mechanism spin test 20:42
		Behind: COR2 summing test
T Jul 26 (207)  
F Jul 27 (208)  
S Jul 28 (209)  
S Jul 29 (210)  

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 31:

M Jul 30 (211)  JOP 188 continues
T Jul 31 (212)  
W Aug 01 (213)  
T Aug 02 (214)  
F Aug 03 (215)  
S Aug 04 (216)  
S Aug 05 (217)  JOP 188 ends

Notes:
* JOP 188, Prominence Mass Composition and Variability Study, Jul 1-Aug 5

-------------------------------------------------------------------------------
Scheduled activities for Week 32:

M Aug 06 (218)  
T Aug 07 (219)  
W Aug 08 (220)  JOP 194 begins
T Aug 09 (221)  
F Aug 10 (222)  
S Aug 11 (223)  
S Aug 12 (224)  

Notes:
* Aug 8-18		JOP 194, Filament/Cavity-CME-ICME IHY-CIP campaign,
			(CIPs 7,21,23,51)

-------------------------------------------------------------------------------
Scheduled activities for Week 33:

M Aug 13 (225)  JOP 194 continues
T Aug 14 (226)  Behind: COR2 off-point calibration maneuver, 14:50 UT
W Aug 15 (227)  
T Aug 16 (228)  Ahead: Momentum dump, 22:45 UT
F Aug 17 (229)  
S Aug 18 (230)  End of JOP 194
S Aug 19 (231)  Ulysses ecliptic plane passage

Notes:
* Aug 8-18		JOP 194, Filament/Cavity-CME-ICME IHY-CIP campaign,
			(CIPs 7,21,23,51)

-------------------------------------------------------------------------------
Scheduled activities for Week 34:

M Aug 20 (232)  
T Aug 21 (233)  
W Aug 22 (234)  
T Aug 23 (235)  
F Aug 24 (236)  
S Aug 25 (237)  
S Aug 26 (238)  

-------------------------------------------------------------------------------
Scheduled activities for Week 35:

M Aug 27 (239)  
T Aug 28 (240)  
W Aug 29 (241)  
T Aug 30 (242)  
F Aug 31 (243)  
S Sep 01 (244)  Behind: SECCHI reset due to processor watchdog timeout 05:46
S Sep 02 (245)  

-------------------------------------------------------------------------------
Scheduled activities for Week 36:

M Sep 03 (246)  
T Sep 04 (247)  
W Sep 05 (248)  
T Sep 06 (249)  
F Sep 07 (250)  
S Sep 08 (251)  
S Sep 09 (252)  

-------------------------------------------------------------------------------
Scheduled activities for Week 37:

M Sep 10 (253)  
T Sep 11 (254)  Behind: PLASTIC table update
W Sep 12 (255)  Behind: PLASTIC table update followup
T Sep 13 (256)  
F Sep 14 (257)  
S Sep 15 (258)  
S Sep 16 (259)  

-------------------------------------------------------------------------------
Scheduled activities for Week 38:

M Sep 17 (260)  
T Sep 18 (261)  
W Sep 19 (262)  
T Sep 20 (263)  
F Sep 21 (264)  
S Sep 22 (265)  
S Sep 23 (266)  

-------------------------------------------------------------------------------
Scheduled activities for Week 39:

M Sep 24 (267)  Ahead: PLASTIC table update
T Sep 25 (268)  Both: Momentum dump, Ahead 13:00, Behind 18:00
		Ahead: PLASTIC table update continuation
W Sep 26 (269)  Both: SWAVES software upload
T Sep 27 (270)  Both: SWAVES reboot
		DAWN launch
F Sep 28 (271)  Ahead: PLASTIC table update continuation
		Ahead: SWAVES software upload continuation
S Sep 29 (272)  
S Sep 30 (273)  Behind: SECCHI reset due to processor watchdog timeout 12:12 UT

-------------------------------------------------------------------------------
Scheduled activities for Week 40:

M Oct 01 (274)  Behind: PLASTIC table update
		Ahead: SECCHI software update
T Oct 02 (275)  Behind: PLASTIC table update continuation
		Ahead: IMPACT SEPT calibration start
		Ahead: SECCHI reset due to processor watchdog timeout 23:54
W Oct 03 (276)  Both: HGA calibrations, Ahead 14:00, Behind 16:00.
T Oct 04 (277)  Ahead: IMPACT SEPT calibration end
		Ahead: PLASTIC table update continuation from last week
		Behind: SECCHI software update
F Oct 05 (278)  Ahead: SECCHI software update reloaded after watchdog error
S Oct 06 (279)  
S Oct 07 (280)  

-------------------------------------------------------------------------------
Scheduled activities for Week 41:

M Oct 08 (281)  
T Oct 09 (282)
W Oct 10 (283)  
T Oct 11 (284)
F Oct 12 (285)  
S Oct 13 (286)  
S Oct 14 (287)  

-------------------------------------------------------------------------------
Scheduled activities for Week 42:

M Oct 15 (288)  
T Oct 16 (289)  
W Oct 17 (290)  
T Oct 18 (291)  
F Oct 19 (292)  
S Oct 20 (293)  
S Oct 21 (294)  

* Intercalibration JOP ICAL01 Oct 15-19

-------------------------------------------------------------------------------
Scheduled activities for Week 43:

M Oct 22 (295)  SWAVES 90/270 degree rolls, Ahead 04:00, Behind 07:00
T Oct 23 (296)  Ahead: SECCHI reset due to processor watchdog timeout 15:30
W Oct 24 (297)  
T Oct 25 (298)  1st anniversary of STEREO launch
		SECCHI recovered, schedule restarted at 12:00 UT
F Oct 26 (299)  
S Oct 27 (300)  
S Oct 28 (301)  Ahead: COR1 doors closed for Leonids 8-16 UT
		Ahead: PLASTIC entrance system closed for Leonids 8-16 UT

-------------------------------------------------------------------------------
Scheduled activities for Week 44:

M Oct 29 (302)  Ahead: PLASTIC entrance system closed for Leonids 14-21 UT
T Oct 30 (303)  JOP 197, Coronal hole plumes
W Oct 31 (304)  JOP 197, Coronal hole plumes
		Ahead: COR1 doors closed for Leonids 0-24 UT
T Nov 01 (305)  JOP 197, Coronal hole plumes
F Nov 02 (306)  Start of SUMER campaign
		JOP 197, Coronal hole plumes			12-24 UT
S Nov 03 (307)  JOP 197, Coronal hole plumes
S Nov 04 (308)  End of daylight saving time in U.S.
		HOP 40,  Coronal hole (no JOP number)		0-6 UT
		JOP 199, Magnetic structure of macrospicules	8-14 UT

Notes
* Oct 30 - Nov 5	JOP 197, Coronal hole plumes
* Nov 02 - Nov 16	SUMER campaign (JOPs 104 190,191,192,193,196,197,199)
	(http://www.mps.mpg.de/homes/theissen/scr/planning/index.cgi)

-------------------------------------------------------------------------------
Scheduled activities for Week 45:

M Nov 05 (309)  JOP 190, Active region loops			1-5 UT
		JOP 191, 3D structure of filaments/prominences	5-9 UT
T Nov 06 (310)  EUNIS sounding rocket launch (window 16:49-18:49 UT)
		Behind: Start of 48-hour SEPT calibration
W Nov 07 (311)  JOP 104, Doppler shifts in X-ray jets		1-9 UT
T Nov 08 (312)  HOP 47,  Moss Observations (no JOP number)	5-9 UT
		Ahead: Momentum dump 17:30
		Behind: End of 48-hour SEPT calibration
F Nov 09 (313)  JOP 190, Active region loops			1-5 UT
		JOP 193, Coronal hole boundaries evolution	9-15 UT
S Nov 10 (314)  JOP 199, Magnetic structure of macrospicules	15-21 UT
S Nov 11 (315)  JOP 104, Doppler shifts in X-ray jets		1-9 UT
		HOP 40,  Coronal hole (no JOP number)		14-20 UT

Notes
* Oct 30 - Nov 5	JOP 197, Coronal hole plumes
* Nov 02 - Nov 16	SUMER campaign (JOPs 190,191,192,193,196,197,199)
	(http://www.mps.mpg.de/homes/theissen/scr/planning/index.cgi)

-------------------------------------------------------------------------------
Scheduled activities for Week 46:

M Nov 12 (316)  JOP 193, Coronal hole boundaries evolution	2-7 UT
T Nov 13 (317)  JOP 191, 3D structure of filaments/prominences	1-5 UT
		JOP 190, Active region loops			5-9 UT
		JOP 196, Detection of waves			19-24 UT
W Nov 14 (318)  JOP 193, Coronal hole boundaries evolution	5-11 UT
		HOP 47,  Moss Observations (no JOP number)	14-18 UT
T Nov 15 (319)  JOP 190, Active region loops			1-5 UT
		JOP 191, 3D structure of filaments/prominences	5-9 UT
		JOP 196, Detection of waves			19-24 UT
F Nov 16 (320)  JOP 193, Coronal hole boundaries evolution	18-24 UT
		End of SUMER campaign
S Nov 17 (321)  
S Nov 18 (322)  

Notes:
* Nov 02 - Nov 16	SUMER campaign (JOPs 190,191,192,193,196,197,199)
	(http://www.mps.mpg.de/homes/theissen/scr/planning/index.cgi)
* Nov 13-14		ICAL01

-------------------------------------------------------------------------------
Scheduled activities for Week 47:

M Nov 19 (323)  
T Nov 20 (324)  
W Nov 21 (325)  
T Nov 22 (326)  
F Nov 23 (327)  
S Nov 24 (328)  
S Nov 25 (329)  

-------------------------------------------------------------------------------
Scheduled activities for Week 48:

M Nov 26 (330)  SECCHI FSW patch 5.07, Ahead: 16:30, Behind: 12:00
T Nov 27 (331)  
W Nov 28 (332)  Behind: Momentum dump 16:00
T Nov 29 (333)  
F Nov 30 (334)  
S Dec 01 (335)  
S Dec 02 (336)  

-------------------------------------------------------------------------------
Scheduled activities for Week 49:

M Dec 03 (337)  
T Dec 04 (338)  
W Dec 05 (339)  
T Dec 06 (340)  
F Dec 07 (341)  
S Dec 08 (342)  
S Dec 09 (343)  

-------------------------------------------------------------------------------
Scheduled activities for Week 50:

M Dec 10 (344)  
T Dec 11 (345)  
W Dec 12 (346)  
T Dec 13 (347)  
F Dec 14 (348)  
S Dec 15 (349)  
S Dec 16 (350)  

-------------------------------------------------------------------------------
Scheduled activities for Week 51:

M Dec 17 (351)  
T Dec 18 (352)  Both: EUVI region-of-interest test
W Dec 19 (353)  
T Dec 20 (354)  Ahead: Momentum dump 14:00 UT
F Dec 21 (355)  Behind: Star tracker went into INIT mode at 10:10 UT
S Dec 22 (356)  
S Dec 23 (357)	

Notes

* Behind low gain transmitter used between the tracks Dec 21-27.  Some SECCHI
  data was lost during this period.

-------------------------------------------------------------------------------
Scheduled activities for Week 52:

M Dec 24 (358)  
T Dec 25 (359)  
W Dec 26 (360)  
T Dec 27 (361)  Behind: resumption of normal operations
F Dec 28 (362)  
S Dec 29 (363)  
S Dec 30 (364)  

Notes

* Behind low gain transmitter used between the tracks Dec 21-27.  Some SECCHI
  data was lost during this period.

-------------------------------------------------------------------------------