Wedge/Arch Test with new electronics at B0  - Part II
		-----------------------------------------------------

* note: ADMEM Crate1 = for wedges 21,22,23W (will be 18,19,20W in end of Apr)
	ADMEM Crate2 = for wedges 6,7,8W 


		tasks					responsible party
		-----					-----------------

Feb  8-12  Install CMUASD, HADASD in the crate		Nathan, Hahn
	   Install SMXR, SMC, SMD crate, SMD with 
		digital SQUID & associated cables	JinYuan, Drennen, Drake
	   Install Clock fanout at B0			Chappa
	   Readout TDC crate via VRB			Lusin, Patrick, Chlebana


Feb 15-19  Sign-off ADMEM Transition card		Hahn
           Install more ADMEM (total 100 channels)      Scott
                & Transition card with PMT cables       Hahn, Lindgren, Fred
	   Noise test of ADMEM with SMXR, CMUASD,	Hahn, HaoWei, Chlebana
		HadASD, MVME2301 running together	Kuhlmann, Proudfoot
	   Readout ADMEM crate via VRB			Hahn, Chlebana
	   Install CMUASD with TDC			Eddy, Holloway
	   Install DIRAC				Peter/Culbertson
	   EVB/VRB crate readout test			Chris, Tether, Chlebana


Feb 22-26  Install TS prototype system at B0		Martin, Schmidt
	   Start electronics test with 2.5 wedges 
	      - solve grounding problems		Hahn, HaoWei, Igor, 
	      - take pedestal data			Gallinaro, Chlebana
	      - source, Flasher calibration runs	
	   Test ADMEM/DIRAC integration			Peter/Culbertson
	   Readout CMUASD with TDC			Eddy, Holloway


Mar  1- 5  Sign-off ADMEM production			Hahn
	   TS system installation start at B0		Andrew, Vejcik
	   Run SMX readout system with digital SQUID	Proudfoot, Kuhlmann
	   Readout HadASD with TDC			Igor. Cordelli
	   Continue ADMEM/DIRAC integration		Peter/Culbertson


Mar  8-12  Continue HadASD readout with TDC		Igor, Cordelli
	   Install 24 ch SQUID for CES readout		Drake, JinYuan
	   Connect CMU HV cables (to chamber & CAEN)	Roser, Eddy
	   Readout CMUASD with TDC			Eddy, Holloway
	   VRB -> CS/DL test				Chris, Tether, Maco
	   (* Digital power supply prototype delivered and checked out)


Mar 15-19  Get CHA laser working with TSI & DAQ		Cordelli & Co
	   Readout CES with 24 ch SQUID 		Drake, JinYuan
	   Run CMU with a bottled Ar/Et 		Roser, Eddy
	   Readout CMU chamber with ASD & TDC		Eddy, Holloway
	   Integrated Software Prototype ready & test   Patrick & Co
		(Run Control, TS, VRB, EVB, Clock, 
		 ADMEM, TDC, SMXR, etc) 
  

Mar 22-26  Install Cal Card, transition board           Gallinaro
                & cables to CEM for 3 wedge operation
	   Continue Integrated Software Prototype test  Patrick & Co
	   Test Online Monitoring Software prototype	Jack, Frank, Simone,
		(Calorimeter, TDC)			Aurore
		

Mar 29-Apr 2  Install 100 ch SQUID for CES readout	Drake, JinYuan
              Install Crate, ethernet connection,       F Lewis, Roser & Co
               & electrical power in the rack for
                 ADMEM crate2 (wedges 6,7,&8W)
              Install Transition card with PMT cables   Hahn, Lindgren, Dervin

	      (* crate, cable should be FINAL installation not temporary)
	      (* Analog power supply prototype delivered and checked out)


Apr  5- 9  PISABOX program for HV control ready & test	Cordelli & Co
	   Install top & bottom Scin trg counters	Willis, Hahn, Igor
		under wedge 6,7,8W and 18,19,20W
	   Setup NIM logic crate for cosmic trigger	Willis, Hahn, Igor
	   Readout 100 CES with SMQIE (21W)		Drake,JinYuan,Proudfoot
	   Install SVX DAQ integration test system	Slawk, Mary, Jean, Colin


Apr 12-16  Install power supply, TRACER, CPU (6,7,8W)	F Lewis, S Orr, DeMaat
           Install ADMEM (old prototype 100 ch)         Scott
	   Install CCAL card for wedge 6,7,8W		Gallinaro & co
	   Start electronics test with wedge 6,7,8W
	      - solve grounding problems		Hahn, HaoWei, Igor, 
	      - take pedestal data			Gallinaro, Chlebana
	      - source, Flasher calibration runs	
	   Continue Readout CES with SMQIE		Drake,JinYuan,Proudfoot
	   Start SVX DAQ integration test @B0		Slawk, Mary, Jean, Colin


Apr 19-23  Install Transition card with PMT cables	Hahn, Lindgren, Dervin
		for wedge 18,19,20W (FINAL installation)
	   Move ADMEM from 21,22,23W to 18,19,20W	Hahn, HaoWei, Igor
	   Clock & TS connected to ADMEM crates 1&2	Chappa, Martin, Wilson
	   Readout ADMEM crates 1&2 via VRB/EVB		Chlebana, Patrick
	   Run QIE calibration simultaneously 
		in 2 ADMEM crates			Chlebana, HaoWei
	   Continue test CES readout with SMQIE		Drake,JinYuan,Proudfoot


Apr 26-30  Continue readout ADMEM crates 1&2 
              - take pedestal data                      Hahn, HaoWei, Igor,
              - source, Flasher calibration runs	Gallinaro, Chlebana
	   Start to trigger and readout cosmic events	Hahn, HaoWei, Igor
		from ADMEM crates 1&2
	   Continue test CES readout with SMQIE		Drake,JinYuan,Proudfoot
	   Prototype calibration database running	Cranshaw, Vidal, Umesh
	   Prototype YMON (calorimeter) running		Nodulman & Co


May  3- 7  Trigger and readout cosmic events		Hahn, HaoWei, Igor
                from ADMEM crates 1&2
           Continue test CES readout with SMQIE         Drake,JinYuan,Proudfoot
	   Install CMUASD in ADMEM crates 1&2		Nathan, Holloway
	   Install CMUTDC crate on 1st floor		Wilson
	   Cable up CMUASD to TDC crate (Final)		Dervin 
	   Start of CMU trigger integration test	Eric, Ron, Nathan
	   

May 10-14  Calibration & pedestal data taking 
		of CMUASD/TDC				Nathan, Holloway
	   Run 6 wedges with ADMEM, SMXR, 		Hahn, Patrick, Chlebana
	  	HadASD & TDC, CMUASD & TDC
		(pedestal, noise, gain drift, error rate studies)


May 17-21  Cosmic data taking with 6 wedges		Hahn, Patrick, Chlebana
		ADMEM, SMXR, HadASD & TDC, 
		CMUASD & TDC (CMU in operation?)


May 24-28  Install production ADMEM in crates 1 & 2	Scott, Shaw, Nelson
	   Resume cosmic data taking			Hahn, Patrick, Chlebana


May 31-Jun 4  Schedule contingency
Jun  7-11  Schedule contingency 
Jun 14-18  Schedule contingency 
Jun 21-25  Schedule contingency