-------------------------------------------------------------------------------
Scheduled activities for Week 43:

M Oct 23 (296)  
T Oct 24 (297)  
W Oct 25 (298)  
T Oct 26 (299)  Launch (00:52 UT; 8:52 EDT 25 October)
F Oct 27 (300)  Power on SECCHI, move doors from superclosed to closed
		Power on SWAVES
		Ahead: Deploy SWAVES antennas
S Oct 28 (301)  1st Engineering Burn
		Power on IMPACT IDPU, SWEA, STE, Deploy SWEA cover
		Power on PLASTIC
S Oct 29 (302)  Power on IMPACT/SWEA HVPS
		Behind: Deploy SWAVES antennas
-------------------------------------------------------------------------------
Scheduled activities for Week 44:

M Oct 30 (303)  A1 Prime Delta V Maneuver
T Oct 31 (304)  A1 Apogee
W Nov 01 (305)  Deploy IMPACT boom
T Nov 02 (306)  2nd Engineering Burn
F Nov 03 (307)  
S Nov 04 (308)  
S Nov 05 (309)  
-------------------------------------------------------------------------------
Scheduled activities for Week 45:

M Nov 06 (310)  P1 Perigee
		Ahead: EA mode test
		Ahead: SECCHI mechanism spin test 21:18
T Nov 07 (311)  
W Nov 08 (312)  
T Nov 09 (313)  Behind: SECCHI mechanism spin test 22:25
F Nov 10 (314)  Behind: SECCHI mechanism spin test 14:15
S Nov 11 (315)  Ahead: 1st enabling of GT use
		A2 Apogee
S Nov 12 (316)  
-------------------------------------------------------------------------------
Scheduled activities for Week 46:

M Nov 13 (317)  Behind: 1st enabling of GT use
		Power up IMPACT SEP
T Nov 14 (318)  A2+ Prime Delta V Maneuver
W Nov 15 (319)  
T Nov 16 (320)  
F Nov 17 (321)  P2 Perigee & Delta V Maneuver
S Nov 18 (322)  
S Nov 19 (323)  
-------------------------------------------------------------------------------
Scheduled activities for Week 47:

M Nov 20 (324)  IMPACT MAG rolls, HGA end-to-end slew
		Behind: SECCHI mechanism spin test 20:50
T Nov 21 (325)  
W Nov 22 (326)  
T Nov 23 (327)  A3 Apogee
F Nov 24 (328)  
S Nov 25 (329)  
S Nov 26 (330)  

Notes:
* Some telemetry was lost this week because of overloaded buffers.

-------------------------------------------------------------------------------
Scheduled activities for Week 48:

M Nov 27 (331)  
T Nov 28 (332)  
W Nov 29 (333)  P3 Perigee
		IMPACT MAG rolls, HGA end-to-end slew
T Nov 30 (334)  SECCHI mechanism spin tests (A: 00:00, B: 00:06,13:52)
F Dec 01 (335)  
S Dec 02 (336)  
S Dec 03 (337)  
-------------------------------------------------------------------------------
Scheduled activities for Week 49:

M Dec 04 (338)  Ahead: Open EUVI, COR1, & COR2 doors, first light
T Dec 05 (339)  
W Dec 06 (340)  A4 Apogee
		Ahead: 2nd GT Calibration (performed with incorrect tables)
		Behind: A4 Prime Delta V Maneuver
T Dec 07 (341)  Start space weather beacon broadcast post-track
F Dec 08 (342)	
S Dec 09 (343)  
S Dec 10 (344)  
-------------------------------------------------------------------------------
Scheduled activities for Week 50:

M Dec 11 (345)  Ahead: Power test, 45 degree off-point
		Both: Stop space weather beacon broadcast post-track
T Dec 12 (346)  P4 Perigee, IMPACT MAG rolls, HGA end-to-end slew
		Auto track on HGA test
W Dec 13 (347)  Ahead: Momentum Dump 13:00 UT
		Ahead: Open HI baffle cover door, first light
		Behind: Open EUVI, COR1, & COR2 doors, first light
		Both: Restart space weather beacon broadcast post-track
T Dec 14 (348)  Ahead: SECCHI GT calibration 14:00 UT
		Ahead: Open IMPACT SIT and SEPT covers
F Dec 15 (349)  S1 first lunar swingby
S Dec 16 (350)  Behind: SECCHI GT Calibration
S Dec 17 (351)  
-------------------------------------------------------------------------------
Scheduled activities for Week 51:

M Dec 18 (352)  Ahead: First SWAVES smooth calibration rolls
T Dec 19 (353)  Behind: First SWAVES smooth calibration rolls
		Both: SECCHI mechanism spin tests (A: 17:41, B: 13:35)
W Dec 20 (354)  Ahead: Second SWAVES smooth calibration rolls 07:20 UT
      	 	Behind: SECCHI GT calibration 20:00 UT
		Ahead: HGA calibration
T Dec 21 (355)  Ahead: SECCHI GT calibration 12:00 UT
		Behind: SECCHI GT calibration 11:05 UT
		Behind: S1+ Prime Delta V Maneuver
		Ahead: HGA calibration
		Both: SECCHI mechanism spin tests (A: 15:25, B: 00:18)
F Dec 22 (356)  
S Dec 23 (357)  Ahead: Third SWAVES smooth calibration rolls 07:20 UT
S Dec 24 (358)  
-------------------------------------------------------------------------------
Scheduled activities for Week 52:

M Dec 25 (359)  
T Dec 26 (360)  Ahead: SECCHI GT calibration
		Behind: SECCHI software load
W Dec 27 (361)  
T Dec 28 (362)  
F Dec 29 (363)  
S Dec 30 (364)  
S Dec 31 (365)  
-------------------------------------------------------------------------------