SOHO DAILY OPERATIONS SCHEDULE

Update as of May 3 at 23:00 UT

ACTIVITY	  		      DURATION	     START   END	
_____________________________________________________________________
FRIDAY MAY 3 (DOY 124)          

DSN CONTACT			  	1h40m 	    06:45  08:25   
					2h40m 	    12:55  15:35  
					8h15m  	    18:55  03:10   

SVM Reserved 			 		    14:30  15:00
 
        ECS coverage (operator staffing)            12:30  02:00

NRT-s						    14:00  14:30
						    15:00  15:20
						    20:00  02:40

DELAYED COMMANDS:
   VIRA60503.DEL:  uplink before first command @01:33

JOINT OPERATIONS: 

  JOP012 Limb Prominences (test) or filaments
    Coordinators: Art Poland (SUMER/CDS) and Terry Kucera
    Participants: SUMER, CDS, support from EIT.
    Starts at 07:00, duration: ~4-5 hours. (NRT not required)
________________________________________________________________________
SATURDAY MAY 4 (DOY 125)          

DSN CONTACT             	        1h40m  	    06:45  08:25  
					1h35m       11:55  13:30   
					8h0m   	    17:34  03:10   

	Station Hand-over at 19:10
        ECS coverage (operator staffing)            12:30  02:00
 
 
NRT-s						    12:55  13:00
						    18:30  02:40
DELAYED COMMANDS:
   VIRA60504.DEL:  uplink before first command @04:09

JOINT OPERATIONS: 

  JOP028 Streamers
    Coordinator:  Dominic Zarro (CDS)
    Starts at 15:00; duration: ~4 hours; (NRT not required)
_________________________________________________________________________
SUNDAY MAY 5 (DOY 126)          

DSN CONTACT                		1h40m  	    06:45  08:25   
					3h40m  	    12:10  15:50   
					7h40m       19:40  03:20   

SVM Reserved 					    14:30  15:00

        ECS coverage (operator staffing)            12:10  02:00


NRT-s					            13:10  14:30
						    20:40  03:10	

DELAYED COMMANDS:
   VIRA60505.DEL:  uplink before first command @03:18

JOINT OPERATIONS: None
_____________________________________________________________________

MONDAY MAY 6 (DOY 127) 

DSN CONTACT				1h40m  	    05:35   07:40   
					2h35m  	    11:40   14:15   
					9h06m       18:31   03:40   

	ECS coverage (operator staffing)            12:30   02:00


NRT-s						    12:40   13:45
						    19:30   03:10
TELEMETRY SUBMODES
   EIT High rate (submode 2) for 1/2 hour.         ~20:30   21:00

DELAYED COMMANDS:
   VIRA60506.DEL:  uplink before first command @05:27

JOINT OPERATIONS:
   LASCO/SWAN:  End of Comet Observations

_______________________________________________________________________

TUESDAY MAY 7 (DOY 128)

DSN CONTACT                         	2h40m  	     06:30  08:20  
					1h40m  	     09:25  11:05  
					11h40m       16:00  03:15  
					
 	Station Hand-overs at: 18:15  	
        ECS coverage (operator staffing)             12:30  02:00

NRT-s						     17:00  02:45

DELAYED COMMANDS:
   VIRA60507.DEL:  uplink before first command @02:21

JOINT OPERATIONS:  
  Intercal001,
    Coordinator:  Udo  Schuele
    Participants: CDS, SUMER, EIT (TBC)
    Starts ~01:00, duration ~3hours
       
  JOP015 -- High Velocity Events
    Responsible person: Olav Kjeldseth-Moe (CDS)
    Participants: CDS/SUMER, and possibly MDI.  
    Starts ~16:00, duration ~4-5 hours
________________________________________________________________________

WEDNESDAY MAY 8 (DOY 129)          

DSN CONTACT                         	1h40m       06:30  08:10   
					2h30m       12:10  15:10   
					8h40m       18:45  03:15   

        ECS coverage (operator staffing)            12:30  02:00

NRT-s						    13:10  14:40
					            19:45  02:45

TELEMETRY SUBMODES
   EIT High rate (submode 2) for 1/2 hour.         ~20:45   21:15

DELAYED COMMANDS:
   VIRA60508.DEL:  uplink before first command @03:39

JOINT OPERATIONS: 
  Intercal002, phase 1
    Coordinator:  Jo Gurman
    Participants: CDS, SUMER, EIT, UVCS and SEM
    Does not need to be during NRT; duration: ~all day
 
________________________________________________________________________

THURSDAY MAY 9 (DOY 130)          

DSN CONTACT				1h45m  	    06:30   08:15   
					2h0m   	    11:25   14:00  
					8h30m  	    18:20   02:50  

        ECS coverage (operator staffing)            12:30   02:00 

SVM Reserved					   ~18:20  ~19:30
                                                   
NRT-s						   ~12:25   13:30 
						   ~19:30   02:20
						    
DELAYED COMMANDS:
   VIRA60509.DEL:  uplink before first command @05:18

JOINT OPERATIONS: 

  JOP015 -- High Velocity Events
    Responsible person: Olav Kjeldseth-Moe (CDS)
    Participants: CDS/SUMER, and possibly MDI.
    Starts ~18:20, duration ~6 hours
_____________________________________________________________________

FRIDAY MAY 10 (DOY 131)          

DSN CONTACT			  	1h24m  	    05:06  06:30   
					1h40m  	    09:10  10:50   
					10h45m 	    16:00  02:45   
 
	Station Hand-over at 18:05 
        ECS coverage (operator staffing)            12:30  02:00

NRT-s					     	    17:00  02:15

DELAYED COMMANDS:
   VIRA60510.DEL:  uplink before first command @03:12

JOINT OPERATIONS: 

  Special ISTP configuration (WIND, Geotail)


  Intercal002, phase 2a and 2b 
    Coordinator:  Andrzej Fludra
    Participants: CDS, SEM (EIT will not participate)
    Duration   2 X 3 hours (TBC)

  JOP002 -- Temperature Gradient in a Coronal Hole (test; no rolls)
    Coordinator: Philipe Lemaire
    Participants: CDS, SUMER, UVCS, LASCO, EIT       
    Starts ~17:00; duration: test last ~2 hours (must be at least a week
     before next run during week 21, coordinated by Alan Gabriel)

  JOP013 -- Temporal Variability of the Solar Transition Region.
    Coordinator: Olav Kjeldseth-Moe
    Participants: CDS, SUMER, MDI       
    Starts ~19:00 (after JOP002), duration ~6.5 hours
_______________________________________________________________________

SATURDAY MAY 11 (DOY 132)          

DSN CONTACT             	        2h0m  	    05:50  07:50   
					2h20m 	    13:10  15:30   
					9h15m 	    18:15  03:10   

        ECS coverage (operator staffing)            18:15  02:00
 
NRT-s 					            14:10  15:00 
						    19:15  02:40
 
JOINT OPERATIONS: None

________________________________________________________________________

SUNDAY MAY 12 (DOY 133)          

DSN CONTACT                		2h5m  	    06:00  08:05  
					2h0m  	    12:00  14:00   
					5h30m 	    18:15  03:30     

	Station Hand-over at 23:05
        ECS coverage (operator staffing)            18:15  03:00

NRT-s						    13:00  13:30
						    19:15  03:00

JOINT OPERATIONS: None
_____________________________________________________________________