Wright                                                 Special - User Selected

                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01

                           DEFICIENCIES REPORT - DETAILED 

  Report Date: 02/25/04   
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  1
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  E003N   06/11/02  MSWW  MRG00  2605-34712-001  2605  10/19/03  06/11/02  03   04-03-A-02  20   $133000.00     $0.00         SP   09/30/03                 
          DESCRIPTION:
          PORT AND STBD ANCHOR WINDLASS MG SET Provide labor, material and equipment
          to replace the exiting MG Sets with Solid State Control Units.            

  E005N   08/03/02  MSWW  EGD20  6105-19899-002  6105  10/01/03  08/03/02  03   04-03-B-02  22   $7400.00       $7400.00      SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          No.1 SSTG Tachometer/Frequency Meter. Provide labor, equipment and        
          material to renew the Tachometer on No.1 SSTG local meter panel. Provide  
          and renew Frequency Meter on engine control stand, Generator meter        
          section.                                                                  

  E011A   02/10/03  MSWW  NAV00      -     -     6701  10/01/03  10/01/03  03   04-03-A-02  22   $20000.00      $1.00         SP   03/31/04   39AOMWRT04S324
          DESCRIPTION:
          AUTOMATIC IDENTIFICATION SYSTEM (AIS) Provide labor, material and         
          equipment to install new Universal Shipborne Automatic Identification     
          System (AIS) on board the vessel.The new AIS installation shall meet the  
          USCG Class A meeting the requirement of IMO AIS carriage. Upon the        
          installation is completed, test the system and obtain USCG Certificate.   

  E144C   05/05/99  SMDW  EGD90      -     -     6101  10/30/03    /  /    03   04-03-B-02  20   $137500.00     $0.00         SP     /  /                   
          DESCRIPTION:
          MOORING WINCHES MG SET CHANGOUT TO SOLID STATE                            
          Provide labor and materials to change three mooring winches from the      
          current MG sets to solid state deveices.  The contractor shall coincide   
          with the SS Curtiss plans and approvals.                                  

  E158C   05/22/00  SMDW  AUT00  9505-WRNEI-00D  9505  12/31/03    /  /    03   04-03-B-00  20   $10000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          FY04 APACS/BURNER MNGEMNT TUNE UP                                         
          Conduct an annual apacs and boiler mangement survey and calibration.      
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  2
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  E165C   07/11/01  IAEMS EGD10      -     -     6105  10/15/03  10/01/03  03   04-03-A-02  22   $2500.00       $2500.00      SP   06/30/04   39AOMWRT04S406
          DESCRIPTION:
          S.S.D.G. HEATER WIRING BREAKDOWN.   As per EMS survey done on             
          EMD diesel generator during recent yard period the following condition was
          found:                                                                    
          1) Insulation on the heater wiring found to be defective.                 

  G011N   01/27/00  MSWW  REG00      -     -     0701  10/01/03  01/27/00  03   04-03-A-01  20   $18000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          BI-ANNUAL REG REQUIREMENTS FY04     Issue purchase orders to conduct      
          required bi-annual Regulatory Body surveys and inspections.               
                                                                                    
          A. American Bureau of Shipping.................$ 2000                     
             A.01 Port Boiler Inspection.............$ 1000                         
             A.02 Starboard Boiler Inspections.......$ 1000                         
             A.03 Safety Construction Certificate....$ XX,XXX                       
             A.04 Drydock (ABS)......................$ XX,XXX                       
             A.05 Other (identify).MTS OFF   ........$ 1000                         
          B. U. S. Coast Guard...........................$ 7000                     
             B.01 Boiler Inspections.(SURVEY/HYDRO)..$ 7000                         
             B.02 Unfired Pressure Vessels...........$ XX,XXX                       
             B.03 Certificate of Inspection..........$ XX,XXX                       
             B.04 Safety Equipment Certificate.......$ XX,XXX                       
             B.05 Drydock (USCG).....................$ XX,XXX                       
             B.06 Other (identify)...................$ XX,XXX                       
          C. Regulatory Body Fees........................$ 9000                     
             C.01 American Bureau of Shipping........$ 2000                         
             C.02 U.S. Coast Guard...................$ XX,XXX                       
             C.03 Other (identify).IND ASSIST........$ 7000                         
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  3
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  G056A   05/11/98  MSFH  MNT10      -     -     0105  10/01/03  12/29/03  03   04-03-A-00  23   $100000.00     $80000.00     SP   12/31/04   39AOMWRT04S403
          DESCRIPTION:
          ROS PHASE IV SUPPORT (FY04)         Issue purchase orders in support of   
          Reduced Operating Status (ROS) operations.  Costs shown are ABOVE or IN   
          LIEU OF those costs which ARE currently included as part of the Ship      
          Manager contract and/or Outport contract.  See Note 1 and Reference.      
                                                                                    
          A. Vessel Support Services...................$  7,000                     
          B. Security/Guard Service....................$     00                     
             Note: If shared by more than one vessel, divide                        
                   amongst vessels.                                                 
          C. Material Handling.........................$     00                     
          D. Warehousing/Storage.......................$     00                     
          E. Crew Support..............................$  2,000                     
             (Medical/Travel/Training)                                              
          F. Overtime..................................$ 12,000                     
          G. Consummables (Deck/Engine)................$  8,500                     
             Note: Replacement of consumable supplies currently                     
                   listed on vessels outfitting inventory; i.e.,                    
                   flashlights, wrenches, dinnerware, glassware,                    
                   charts, publications, etc.                                       
          H. Phase IV Emerging Repairs (See Note 2)....$ 10,000                     
             Note: To correct minor deficiencies found during                       
                   routine tests/inspections.                                       
          I. Phase IV Supplies.........................$  7,000                     
             (Lubricants, greases, rags, etc.)                                      
          J. Containment Boom Servicing/Maintenance....$  3,500                     
                                                                                    
          Notes: (1) This DSN supplants the former ROS Crew Incidentials            
                 and Pphase IV Emerging Repairs standard DSNs.                      
                                                                                    
                 (2) MARAD HQ shall be notified of any urgent need for              
                 additional funds for emergent repairs when the                     
                 amount within this line item is insufficient to cover              
                 the requirement.                                                   
                                                                                    
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  4
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  G059A   12/10/97  MSGM  REG00      -     -     0701  10/01/03    /  /    03   04-03-A-01  20   $55000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          ANNUAL REGULATORY SURVEYS FY 04   Issue purchase orders to conduct the    
          following annual Regulatory Body surveys and inspections.  See Reference. 
                                                                                    
          A. American Bureau of Shipping (ABS)........$ XXX,XXX                     
             A.01 Reefer Plant Survey.............$ XX,XXX                          
             A.02 Cargo Gear Survey...............$ XX,XXX                          
             A.03 Hull Survey.....................$ XX,XXX                          
             A.04 Load Line.......................$ XX,XXX                          
             A.05 Machinery and Electrical........$ XX,XXX                          
             A.06 Special Survey (RRF)............$ XX,XXX                          
             A.07 Mandatory Survey (Annual).......$ XX,XXX                          
             A.08 Other...........................$ XX,XXX                          
             A.09 Other...........................$ XX,XXX                          
          B. United States Coast Guard (USCG).........$ XXX,XXX                     
             B.01 Radiotelegraph Certificate......$ XX,XXX                          
             B.02 Bridge to Bridge Certificate....$ XX,XXX                          
             B.03 Life Rafts......................$ XX,XXX                          
             B.04 Certificate of Documentation....$ XX,XXX                          
             B.05 Firefighting Equipment Inspect..$ XX,XXX                          
             B.06 Mid-Term COI....................$ XX,XXX                          
             B.07 Financial Responsibility Cert...$ XX,XXX                          
             B.08 Other...........................$ XX,XXX                          
             B.09 Other...........................$ XX,XXX                          
          C. Regulatory Body Fees.....................$ XXX,XXX                     
             C.01 American Bureau of Shipping.....$ XX,XXX                          
             C.02 U. S. Coast Guard...............$ XX,XXX                          
             C.03 Other...........................$ XX,XXX                          
             C.04 Other...........................$ XX,XXX                          
          D. Industrial Assistance....................$ XXX,XXX                     
             D.01 Labor (XXX MH @ $XX/MH).........$ XX,XXX                          
             D.02 Materials.......................$ XX,XXX                          
             D.03 Fee.............................$ XX,XXX                          
             D.04 Other...........................$ XX,XXX                          

          REFERENCE:
          Check MARTS SRV File                                                      
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  5
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  G136A   04/28/00  MSWW  HAB00      -     -     9900  10/30/03  05/11/00  04   04-03-C-02  23   $23000.00      $23000.00     SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          FURNITURE FOR CREWS QUARTERS        Most the desks and all chairs         
          installed in Officers, Crews and Marine quarters were damaged or missing. 
          The chairs are originally from the ship builder wood furniture. Purchase  
          and replace approximately 150 chairs in the state rooms and repair the    
          damaged writing desks.                                                    

          REFERENCE:
          Work spec in COTR office. SS WRIGHT FY-2002 MARTS DSN spec diskette.      

  G141A   06/11/02  MSWW             -     -     1108  10/30/03  06/11/02  03   04-03-B-01  22   $8200.00       $8200.00      SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          TANK TOP AND E.R. BILGE PLATING     Provide labor, material, and equipment
          to check and inspect the machinery space bilge and cargo hold tank top    
          steel plating condition. Provide services of qualified ultrasonic         
          technicians to take ultrasonic thickness gaugings on machinery spaces     
          bilge steel plating and cargo hold tank top steel plating. Approximately  
          380 reading shall be taking. Prepare condition reports with the ultrasonic
          gauging readings in three (3) copies to the Port Engineer.                
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  6
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  G160R   12/18/97  MSGMM STM10      -     -     5101  08/15/04    /  /    03   04-03-B-03  20   $3200.00       $0.00         SP     /  /                   
          DESCRIPTION:
          ANNUAL AUX BOILER INSPECTION 04       AUX PIERSIDE BOILER DOES NOT FALL   
          UNDER JURISDICTION OF REGULATORY BODIES AND THE LOCAL GOVT. MARAD MUST    
          CONDUCT ANNUAL INSPECTIONS IAW NATIONAL BOARD RULES AND INFO REPORTS TO   
          NATIONAL BOARD. A CERTIFICATE OF INSPECTION AND INSPECTION RECORD MUST BE 
          MAINTAINED WITH THE BOILER.                                               
                                                                                    
          OPEN OUT AUX BOILER FOR INTERNAL INSPECTION. OPEN THE FIRESIDES BOTH ENDS.
          OPEN THE MANWAY FOR WATERSIDE EXAMINATION.  HYDRO BOILER TO 100% MAWP.    
          TEST SAFETY VALVES.                                                       
                                                                                    
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  7
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  G168R   08/11/03  MSTB  MNT15      -     -     0109  10/31/03  08/11/03  03   04-03-A-00  20   $100000.00     $0.00         SP     /  /                   
          DESCRIPTION:
          SUPPLEMENTAL/EMERGENT REPAIRS                                             
          This Standard DSN Is intended to provid a vehicle for the SOMO/SSR to     
          authorize funding of requirements (DSNs) of a supplemental/emergent repair
          nature WITHOUT requesting a SLAP and/or without MAR-611 approval.         
                                                                                    
          (1) Supplemental/emergent repair requirements (DSNs) are herein defined   
          STRICKLY (limited to) as follows:                                         
                                                                                    
              (a) Supplemental - additional work, NOT OUTSIDE the  scope     of the 
          original requirement/DSN, necessary to complete the     defined original  
          requirement: and/or                                                       
                                                                                    
              (b) Emergent Repair - additiornal work/repairs, considered            
          NECESSARY  (Mandatory/Essential) to accomplish as part of     of on-going 
          existing work, that cannot be deferred.                                   
                                                                                    
          (2) Each specific requirement requiring funding from this Standard DSN    
          must have its own RRF-MARTS DSN.                                          
                                                                                    
          (3) This standard DSN   SHALL, NOT be issued as a task order to the Ship  
          Manager. The funds available within this standard DSN shall be treated as 
          a draw account for funding requirments (DSN's) of a supplemental/emergent 
          repair nature ONLY as defined above.                                      
                                                                                    
               Note: For the purpose of RRF-MARTYS tracking and accounting,         
                     the letters "ZZZ" shall be assigned in the funding/to          
                     reference field of this Standard DSN. The following ststus     
                codes apply to this DSN:                                            
                     Status: 01/20/21/99                                            
                     MEI...: 0109                                                   
                     SAC...: MNT15                                                  
          (4) Requirements (DSN's) for additional work/funding using RRF funds      
          allocated (Estimated Coast) to this standard DSN MUST:                    
                                                                                    
              (a) be approved by the Region SOMO/SSR - Status Code "26";            
              (b) be issued as a mod to the Task Order by the ACO; and              
              (c) be assigned the Task Order number of the parent DSN; or if        
              necessary, assigned a new Task Order number.                          
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  8
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  H008N   06/11/02  MSWW  SAF00      -     -     0115  10/01/03  07/20/02  03   04-03-B-00  20   $10000.00      $0.00         SK   09/30/03                 
          DESCRIPTION:
          INTRUSION ALARM SYSTEM              Provide labor, material, equipment and
          engineering services to modify the existing General Alarm System to be    
          used also as an Intrusion Alarm System when the ship is at layberth or    
          anchorage. Provide and install two (2) additional alarm contact makers and
          connect with the existing General Alarm System. One (1) each on Port and  
          Stbd side gangway area.                                                   

  H009A   12/12/97  MSGM  SAF10      -     -     8215  01/31/04    /  /    03   04-03-A-01  20   $28000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          ANNUAL INSPECT OF LIFE RAFTS FY04.                                        

  H102C   03/22/00  SMDW  CGO50  2422-79605-009  2422  09/30/04    /  /    03   04-03-B-02  20   $50000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          RENEW GASKETS ON #5 HATCH COVER     The gaskets on the hatch covers are so
          compressed that the hatch cover now rests on the coaming.  This is causing
          corosion on the cover and coaming as well as leaks into the holds.  Remove
          the #4 port, starboard and centerline hatch cover gaskets in their        
          entirey.  The old gasket to be removed, the channels mechanically cleaned,
          primed and painted.  The new gasket to be installed shimming where        
          required to allow for proper compression.  Clearances to be taken to      
          verify proper thickness of gaskets.  All work to be completed under the   
          supervision of the Tech Rep (Hamworthy).                                  
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE:  9
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  M337C   05/05/00  SCCE  STM50      -     -     4825  01/15/04  05/05/00  03   04-03-B-02  22   $15000.00      $15000.00     SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          850/135# REDUCING STATION VALVE.    Reducing station regulating valve that
          is presently installed does not control on the low end thus causing       
          continuous flucuations of the 135# system - most notably the atom. steam  
          system. Present valve has been removed and repaired/tested but still      
          proves unsuitable for current application.                                

          REFERENCE:
          Work spec in COTR office, SS WRIGHT FY-2002 MARTS DSN spec diskette.      

  M369C   08/10/02  SCCE  FLD10      -     -     4801  10/01/03  10/01/03  04   04-03-C-02  22   $3200.00       $3200.00      SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          F.O.SERV.PUMP DISCH. TO D.B. TK.    Provide piping connection for removing
          water from fuel at boiler burner fronts. Tee into recirc. piping- with    
          isolation valves -and discharge into E.R.D.B. Port tank sounding tube     
          piping.                                                                   

  M371C   08/11/02  SCCE  FLD40      -     -     4820  10/01/03  10/01/03  04   04-03-C-02  22   $3200.00       $3200.00      SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          S.W. SERVICE PUMP VALVES.           All (4) S.W. service pump suction and 
          discharge valves leak by so excessively that neither pump can be totally  
          isolated when the need arises. Replace - with (4) - new valves.           

  M373C   08/12/02  SCCE  FLD80      -     -     4801  10/01/03    /  /    03   04-03-B-02  20   $3000.00       $0.00         SK     /  /                   
          DESCRIPTION:
          #6 PORT OUTBD. D.B. BALLAST TANK.   Unable to pump water in or out of     
          ballast tank. Suspect either valve gate seperation or foreign material    
          blockage of suction/discharge piping.                                     
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE: 10
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  M378C   08/08/02  SCCE  CGO50      -     -     2423  10/31/03    /  /    03   04-03-A-02  20   $145000.00     $0.00         SP     /  /                   
          DESCRIPTION:
          RO-RO DECK HATCH COVERS.        The following ro-ro deck hatch covers have
          failed during recent USMC exercise: #5 center/#4 port aft/#6 port aft.    
          Following info: The #5 fwd. center hatch cover does not actuate in the    
          raise position. Have changed out flow-control valve in control stand      
          cabinet and cover still does not function. The #4 port aft cover sequence 
          valve plunger setting has to be changed depending on raising/lowering. The
          #6 port aft cover indicates a defective sequence valve and/or defective   
          cylinder(s). Cover does not raise correctly and when lowering the cover   
          will rack to one side because of improper cylinder actuation.  Upon       
          completion of the indicated repairs, conduct a full phase IV proceedure on
          all hatch covers.  Document any emergent additional repair requirements   
          and, if authorized by COTR, complete additional repairs with any remaining
          funding.                                                                  

  M382C   08/01/02  SCCE  FLD10      -     -     4820  10/01/03  10/01/03  03   04-03-B-02  22   $1800.00       $1800.00      SP   06/24/04   39AOMWRT04S406
          DESCRIPTION:
          F.O.SETT.MANUAL AND DRAIN VALVES.   Due to water in the fuel oil during   
          previous (2) exercises and it's subsequent effect on plant operations,    
          recommend following:                                                      
          (1) Remove and- replace with manual operated valves- low f.o. service pump
          suction valves on all (4) settlers. Valves are presently hydraullically   
          operated and are either fully open or fully close.                        
          (2) Install low-point drain valves on all (4) settlers to enable locating 
          and draining off any water contamination.                                 
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE: 11
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
  M383C   10/04/02  SCCE  CGO50      -     -     2423  10/10/03    /  /    03   04-03-B-02  20   $45000.00      $0.00         SP     /  /                   
          DESCRIPTION:
          RO-RO DECK HATCH COVERS: PART #2    Upon just completed extensive         
          operation and testing of all 2nd deck hatch covers two pages of misc.     
          repair items have been generated. Recommend request assistance and        
          expertise of Joe Connely - Hamworthy-Kvearner - to assist and support     
          repair completions.                                                       

  M384C   10/04/02  SCCE  CGO50      -     -     2423  10/10/03    /  /    03   04-03-B-02  20   $8500.00       $0.00         SK     /  /                   
          DESCRIPTION:
          #2 HOLD CENTER AFT 2ND DECK HATCH.   The port aft pivot block needs to be 
          shimmed and welded on fwd. end and sides of the block. This pivot block   
          recieves the hatch cover leaf clevis to ensure proper opening of the      
          entire hatch cover.                                                       
   Rpt Date                                 MAINTENANCE AND REPAIR TRACKING SYSTEM 02.02.05.01                           PAGE: 12
  02/25/04                                           DEFICIENCIES REPORT - DETAILED
                                                        Special - User Selected
  ----------------------------------------------------------------------------------------------------------------------------------
  Vessel..: Wright                                            C-Rating: C5 - Major Repairs Underway/R-Status AFFECTED
  Location: O-BAL - Baltimore, MD                             R-Status: 5/ROS - 5 Day (Outported)(9-men ROS Crew)
  Region..: SAR - South Atlantic Region                       Surveyor: TJB - Timothy J. Baka
  SM/GA...: AOM   - American Overseas Marine Corp.            COTR....: NTB - Norwood T. Bailey
  ----------------------------------------------------------------------------------------------------------------------------------
  DSN     DIS DATE  POC   SAC    EQN             MEI   SDT DATE  SPEC RCD  PRI  BDGT CODE   STA  EST COST       OBLG/ACT      MTC  CORR DATE  TO REF
  ======================================================================================================================================================
                      Total of Estimated Costs...:  $   930,500.00
                      Total of OBLG/ACT Costs......: 
                                                    $         0.00
                      Total Cost of Printed Items:  $   930,500.00

                                 **** End of Report ****