**00-0001-** SCDV II 01/03/00 ZHUANG, J. Need Patch A Document has been
02/18/00

SG0003371 for F90 received and posted to

on t1spg01 (VATC) WEB.

**00-0002-** M&O II 01/03/00 JOHNSTON, D. Establish Logical Link A CCR
implemented and 07/13/00

for pre-existing Mount RTSC action completed.

Points for toolkit

libraries for users on

SUN machines

**00-0003-** ECS I 01/03/00 POTTER, W. DAAC Unique System A Transferred
to the ACCESS 03/26/03

for AST, Delte ECS Database.

Requirement

**00-0006-** EDF IN 01/05/00 PELLETIER, M. Digital A Closed by RTSC
Status 01/13/00

Signature/Secure report of 1/7/00.

Server

**00-0008-** SCDV II 01/05/00 OTRANTO, J. Add Release A ESDIS has
incorporated 01/14/00

capabilities to the and posted on the ECS

VDB for ECS Release Verification web site.

5B \_

Chazz

**00-0009-** ECS I 01/05/00 SCHROEDER, C. Ingest Threshold Transferred
to the ACCESS 03/26/03

Capability Study Database.

**00-0010-** M&O II 01/05/00 MILLER, R. Deliver 5A.04.Diablo A Files are
staged at the 01/13/00

Test Executables SMC

(Mays.03) to SMC for

distribution to all sites

**00-0011-** SCDV II 01/06/00 HAYNES, R. Baseline PVC A Document has
been 02/18/00

Network received and posted to

Documentation WEB.

**00-0012-** M&O II 01/06/00 COLE, R. Install Sybase dump A Document has
been 02/18/00

disks at LaRC received and posted to

WEB.

**00-0013-** M&O II 01/06/00 COLE, R. Install Landsat 5B A Has been
baselined, 02/08/00

subsetting upgrade actions completed, and

posted to the WEB.

**00-0014-** ECS I 01/06/00 SCHROEDER, C. Post Restructure Transferred
to the ACCESS 03/26/03

Clean Up of ECS Database.

SOW and CDRL

**00-0015-** M&O II 01/06/00 MILLER, R. Deliver 5A.04.Diablo A Files are
staged at the 01/13/00

Test Executables SMC

(Brett.02) to SMC for

distribution to all sites

**00-0016-** EDF IN 01/06/00 DHARIA, R. Upgrade Chevelle A Has been
implemented by 02/18/00

machine using jumbo RTSC on 1/19/00.

package created by K.

Lange(O/S,Compiler,

DCEand Security)

**00-0017-** EDF IN 01/06/00 YU, Z. Install OODCE A Implemented by RTSC
on 02/18/00

1/12/00.

**00-0018-** M&O II 01/06/00 GAVIGAN, G. Transfer from EDF A Completed
at GSFC on 02/03/00

Stockroom 3 ethernet 1/31/00.

hubs and 1 FDDI

Concentrator to be

used at GSFC for

M&O LAN

**00-0019-** M&O II 01/06/00 GAVIGAN, G. Transfer from the EDF A All
work completed. 03/31/00

Stockroom 4GB

external SUN SCSI

Disk Drive to be used

at GSFC on a M&O

Server

**00-0020-** SCDV II 01/07/00 MCDONALD, M. Load Ticket RS-6A_06 A ESDIS
has incorporated 01/14/00

for Release 6A into and posted on the ECS

the VDB Verification web site.

\_

Chazzc

**00-0021-** SCDV II 01/07/00 CIARDO, S. Installation of C Work
completed. 03/31/00

LoadRunner and

Xrunner in the PVC

**00-0022-** EDF II 01/07/00 PETERS, B. Test Distributed Implemented by
RTSC on 02/18/00

Denial of Service 1/14/00.

attack detection

software

**00-0023-** EDF IN 01/07/00 PETERS, B. Test IPFfilter on A Implemented
by RTSC on 02/18/00

Solaris 2.5.1 2/7/00.

**00-0024-** SCDV II 01/07/00 MOLINET, M. Scripts needed for A
Implemented by SMC. 02/18/00

SQR Server 4.3.4

testing

**00-0025-** M&O II 01/10/00 MILLER, R. Deliver 5A.04.Diablo A Files are
staged at the 01/13/00

Test Executables SMC

(Palmer.02) to SMC

for distribution to all

sites

**00-0026-** M&O II 01/10/00 MILLER, R. Deliver 5A.04.Diablo A Files are
staged at the 01/13/00

Test Executables SMC

(Seaver.03) to SMC

for distribution to all

sites

**00-0027-** M&O II 01/10/00 HAYNES, R. Add secondary DAO A 01/13/00

Network at GSFC to

Receive PAN

Messages

**00-0028-** EDF IN 01/11/00 CORBETT, M. Removal of Implemented by RTSC
on 02/22/00

Sybase/SQL Monitor 2/22/00.

Licenses

**00-0029-** M&O II 01/11/00 MILLER, R. Deliver 5A.04.Diablo A Files are
staged at the 01/13/00

Test Executables SMC

(Brock.01) to SMC for

distribution to NSIDC

**00-0031-** EDF IN 01/11/00 JOHNSON, M. Request for DB Logins A Closed
on 1/17/00 by 02/18/00

EcPIOdMgrClient and RTSC.

EcPIOdMgr

**00-0032-** SCDV II 01/11/00 MOLINET, M. VATC Audit A Work complete.
03/10/03

Resolutions as a

Result of the

Summary of Findings

sheet

**00-0033-** SCDV II 01/11/00 MILLER, R. Deliver 5A.04.Diablo A Files
are staged at the 01/13/00

To SMC for Turnover SMC

to Test

**00-0034-** SCDV II 01/12/00 MACDONALD, M. Add Ticket RS_6A_05 A Has
been incorporated in 01/20/00

and RM_6A-01 into the VDB by ESDIS

the VDB and

Reallocate

EIN_6A_03

**00-0035-** M&O II 01/12/00 LAKE, G. Modification to Add F Work
complete. 02/03/03

Running Counters or

Granule and File

Count, and Granule,

and File Volumes

**00-0036-** SCDV II 01/14/00 DAVARYA, F. The 6A SSRP A DMO has posted
document 03/20/00

describes the to WEB and delivered to

capabilities to be Customer.

addressed by 6A

Release

**00-0037-** M&O II 01/14/00 MILLER, R. Deliver 5A.05.Electra A Files
staged at SMC 01/17/00

Test Executables

(Lotus.01) to SMC for

distribution to GSFC

and VATC

**00-0038-** M&O II 01/14/00 MILLER, R. Deliver 5A.05.Electra A Files
staged at SMC 01/17/00

Test Executables

(Stinkweed.01) to

SMC for distribution to

all sites

**00-0038A** M&O II 03/29/00 MILLER, R. Distribute A Stinkweed.01 is
available 03/30/00

Stinkweed.01 to PVC for the PVC.

Only

**00-0039-** SCDV II 01/14/00 NORRIS, T. Level 4 Requirements A VDB
files posted onthe 01/24/00

to Support 5B Tickets ECS web site

**00-0040-** SCDV II 01/14/00 MORAHAN, M. Update the ESDT A Baselined
and posted to 03/31/00

Baseline WEB.

**00-0041-** SCDV II 01/14/00 DHARIA, R. Install HP Security, A
Implemented by RTSC on 02/01/00

Y2K patches using tar 2/1/00.

file retrieved from

SMC

**00-0042-** M&O II 01/14/00 DHARIA, R. Update technical A Documents
baselined and 03/20/00

baseline documents posted to the WEB.

**00-0044-** EDF IN 01/17/00 AUSDEN, H. Upgrade Jenga to the A
Implemented on 2/2/00 by 02/02/00

4.2 compiler and RTSC.

current patch baseline

**00-0045-** ECS I 01/17/00 RACKLEY, M. Baseline Appendix Z- A 00-0045
Rev B delivered to 05/05/00

PM-1 S/C I/F with GSFC on 5/5/00

Control Center

**00-0046-** EDF IN 01/17/00 BEHRENS, L. Install SGI patch A Implemented
by RTSC. 03/20/00

bundle in the

functionality lab

**00-0047-** SCDV II 01/17/00 AUSDEN, H. Install January release A
Implemented by RTSC and 03/20/00

of SGI Purify 4.5 Beta CM.

in the EDF and PVC

**00-0048-** SCDV II 01/18/00 MILLER, R. Deliver 5B.00 Test A Staged at
the SMC. 03/20/00

Executables

(Tucker.01) to SMC

for distribution to

VATC

**00-0049-** M&O II 01/18/00 MILLER, R. Deliver 5A.05.Electra A Files
staged at the SMC 01/19/00

Test Executables

(Phlox.01) to SMC for

distribution to all sites

**00-0050-** M&O II 01/18/00 MILLER, R. Deliver 5A.05.Electra A Staged
by SMC. 01/19/00

Test Executables

(FlyTrap.01) to SMC

for distribution to EDC

and VATC

**00-0051-** EDF IN 01/18/00 AUSDEN, H. Convert Sun build A Closed by
RSTC Report og 03/30/00

enviornment to 4.2 26 MAR 00.

compiler

**00-0052-** M&O II 01/18/00 CORBETT, M. Removal of Z-mail A 04/12/00

from baseline

**00-0053-** ECS I 01/18/00 WATT, W. Editorial Corrections Transferred
to the ACCESS 03/26/03

to the ICD between Database.

ECS and the EDC

DAAC

**00-0054-** EDF IN 01/18/00 SWENTEK, L. Change /tools/bin/perl A
Implemented by RTSC on 01/21/00

to link to Perl version 1/21/00.

5.005_03

**00-0055-** SCDV II 01/18/00 COLE, R. PVC baseline A Baselined and
posted to 03/20/00

documents the WEB.

**00-0056-** ECS II 01/19/00 SCHESSLER, J. Baseline the DFCD for A
Posted and delivered by 03/20/00

EMOS to ICC DMO.

Planning and

Scheduling Files for

the ECS Project

**00-0057-** SCDV II 01/19/00 PETERS, B. Baseline AMASS A Work completed
and 03/31/00

4.10.2 document completed.

**00-0058-** ECS I 01/19/00 RACKLEY, M. Baseline Aqua (PM) A Transferred
to the ACCESS 03/26/03

GSRD Database.

**00-0059-** ECS I 01/19/00 SCHROEDER, C. Ingest Threshold A Transferred
to the ACCESS 03/26/03

Capability Study Database.

(response to ESD 92)

**00-0060-** SCDV II 01/19/00 MCDONALD, M. Add Ticket RS_6A_03 A CCR has
been incorporated 01/28/00

and update and posted ont he ECS

EN_6A_01 in the VDB VDB website

**00-0062-** EDF IN 01/19/00 DHARIA, R Install Higher-speed A Closed by
RTSC Report of 03/30/00

CPUs in pdps2 with 27 MAR 00.

additional memory to

Support IRR DPS

Benchmarking

**00-0063-** EDF IN 01/20/00 KNAUSS, W. Increase Size of A Closed by
RSTC Report of 03/30/00

pdps_RFH database 26 MAR 00.

on pdps2_srvr

**00-0064-** M&O II 01/20/00 MILLER, R. Deliver 5A.05.Electra A Test
Executables staged at 01/24/00

Test Executables the SMC

(Daffodil.01) to SMC

for distribution to all

sites

**00-0065-** SCDV II 01/20/00 MILLER, R. Deliver 5A.05.Electra A Test
Executables staged at 01/24/00

Test Executables the SMC

(Tucker.02) to SMC

for distribution to

VATC

**00-0066-** SCDV II 01/20/00 MILLER, R. Deliver 5A.05.Electra A Test
Executables staged at 01/24/00

Test Executables SMC

(Dogwood.01) To

SMC For Distribution

To All Sites

**00-0067-** EDF IN 01/21/00 THOMAS, E. Change read/write A Closed by
RSTC Report of 03/30/00

priviledges to WWW 26 MAR 00.

directory on Observer

**00-0068-** M&O II 01/21/00 MILLER, R. Deliver 5.A.05.Electra A Test
Executables staged at 01/24/00

Test Executables SMC

(Iris.01) to SMC for

Distribution to all Sites

\_

**00-0069-** EDF IN 01/24/00 MACHARRIE, P. Configuration A Closed by
RTSC Report of 03/30/00

Changes for 5B GDS 26 MAR 00.

Order Tracking

Integration

**00-0070-** ECS I 01/24/00 RYKOWSKI, T. Update the EDOS A Transferred
to the ACCESS 03/26/03

EGS ICD Database.

**00-0071-** ECS I 01/24/00 ADAMS, C. Baseline DFCD for Transferred to
the ACCESS 03/26/03

EOS EMOS Volume Database.

1: PM-1 Users

**00-0074-** M&O II 01/25/00 CORBETT, M. Baseline clean-up A CCR 00-0139
incorporated 02/18/00

all changes and this CCR is

now closed.

**00-0075-** ECS I 01/27/00 MARINELLI, DAN Terra Definitive Transferred
to the ACCESS 03/26/03

Attitude Change to 1/2 Database.

Second Resolution

**00-0076-** SCDV II 01/27/00 MCDONALD, M. Add Tickets A Has been
implemented by 02/22/00

RS_6A_04 and ESDIS and verified by QO.

RM_6A_04 in the

VDB

**00-0077-** SCDV II 01/27/00 HOOD, M. Move DDICT A Completed by ESDIS
VDB 03/31/00

functionality to SMC personnel.

(VDB)

**00-0078-** SCDV II 01/27/00 MILLER, R. Deliver 5.A.05.Electra A Files
staged at SMC 01/28/00

Test Executables

(Holly.01) to SMC for

Distribution to VATC

**00-0079-** ECS I 01/27/00 SCHROEDER, C. Archive Study Transferred to
the ACCESS 03/26/03

Database.

**00-0080-** ECS I 01/27/00 SCHROEDER, C. Support to Statistics
Transferred to the ACCESS 03/26/03

Gathering Database.

**00-0081-** M&O II 01/27/00 CHUGHTAI, I. Sybase SQL Server A CCR
implemented and 07/13/00

11.0.x All DAAC action items completed.

Database

Configurations

**00-0082-** ECS II 01/28/00 MCMAHON, B. Update to the A Completed by
DMO. 03/31/00

Document

Management and

Control Matrix

**00-0084-** SCDV II 01/28/00 HOOD, M. Correct ticket A CCR# 00-0084 has
been 02/04/00

RM_5B_05 incorporated and posted on

the ECS Verification web

site.

\_

Cheryl Derrington

**00-0085-** EDF IN 01/28/00 DHARIA, R. Install Purify 4.51 for A Closed
on 4/4/00 by RTSC. 04/06/00

SUN (Automount

under /tools)

**00-0087-** EDF IN 01/28/00 JOHNSON, M. Install Power Designor C
Completed by RTSC on 02/20/00

7.0 on PC in cube 2/20/00.

3008E for an upgrade

evaluation

**00-0089-** M&O II 01/31/00 MILLER, R. Deliver Lily.01 A Staged at the
SMC. 03/31/00

**00-0090-** M&O II 01/31/00 COLE, R. Install Sybase Dump A Documents
posted and 03/31/00

disks at NSIDC work completed.

**00-0091-** M&O II 01/31/00 KOENIG, B. Temporary use of Sun A Work
complete. 02/03/03

SPARC20 at GSFC

for ACSLS Server

**00-0092-** M&O II 01/31/00 JOHNSON, P. Deviate from the IPT A CCR \#
00.0093 was 01/31/00

Work Instruction - assigned to

Release 5A.04 Diablo distribute/release Diablo

prior to PSR 5A.04.

**00-0093-** M&O II 01/31/00 JOHNSON, P. Authorize Distribution A Staged
at SMC. 03/31/00

of 5A.04 Diablo to

EDC prior to PSR

**00-0095-** EDF IN 01/31/00 DHARIA, R. Install Netscape A Closed by
RTSC Report of 03/30/00

Communicator 4.7 in 26 MAR 00.

EDF

**00-0096-** SCDV II 02/01/00 MACLIN, V. Add new User Profile A CCR has
been incorpoated 02/09/00

Replication Tickets to and posted on the VDB

the VDB website

**00-0097-** EDF II 02/01/00 ARRINGTON, D. Upgrade to HDF 4.1r3 A
Completed by RTSC. 02/10/00

in the Functionality

Lab for Testing

**00-0097A** EDF II 02/01/00 ARRINGTON, D. Upgrade to HDF 4.1r3 This CCR
was inadvertently 03/31/00

in the Functionality \"Cloned\".

Lab for Testing

**00-0098-** EDF IN 02/01/00 DHARIA, R. Install IDL 5.3 on A CCR
temporarily 02/23/00

PDPS1 machine suspended due to directory

/usr/ecs needing clean-up.

CCR 00-0179 has been

submitted and approved on

2/23/00.

**00-0099-** EDF IN 02/01/00 ARRINGTON, D. Upgrade cle9ibm (an A
Completed by RTSC. 03/30/00

IBM) to 4.2 OS

**00-0100-** M&O II 02/01/00 PETERS, B. Update NFS Mount A Closed by
RTSC Report of 03/30/00

Point Baseline 26 MAR 00. All DAACS

reported their actions are

complete.

**00-0101-** SCDV II 02/01/00 NORRIS, T. 5B Requirement A CCR VDB files
have been 03/16/00

Relocation incorporated and posted to

the ECS VDB website.

**00-0102-** SCDV II 02/01/00 NORRIS, T. 5B Ticket and A CCR VDB files
have been 03/16/00

Requirement Table incorporated and posted to

the ECS VDB website.

**00-0103-** M&O II 02/01/00 COLE, R. Documentation A Has been baselined
and 02/10/00

Update for LaRC and posted to the WEB.

GSFC

**00-0104-** EDF IN 02/01/00 MCELARNEY, M. K-Par CDCreation A Closed by
RSTC Report of 03/30/00

COTS installation on 26 MAR 00.

kodiak

**00-0105-** SCDV II 02/02/00 MACLIN, V. Update RM_5B_09 in A CCR has
been incorpoated 02/09/00

VDB and posted on the VDB

website

**00-0106-** M&O II 02/02/00 MILLER, R. Deliver Ivy.01 A Files staged at
the SMC 02/03/00

**00-0107-** SCDV II 02/02/00 CIARDO, S. Installation of EDG in A
Completed by RTSC. 02/28/00

the PVC

**00-0108-** M&O II 02/02/00 BEHRENS, L. SGI IRIX 6.2 Patch C 04/12/00

PSR

**00-0109-** M&O II 02/02/00 MILLER, R. Deliver Lilac.01 A Files staged
at the SMC 02/03/00

**00-0110-** SCDV II 02/02/00 JOHNSON, M. Addendum III to the A Close as
OBE. 420-TP- 03/25/03

420 Technical paper 020-002 (last record of

for Release 5A & 5B delivery) - Del. date

8/25/00, EDHS posted

8/24/00

420-TP-021-002 (last

record of delivery) - Del.

date 8/22/00, EDHS posted

8/22/00

**00-0112-** SCDV II 02/03/00 MCDONALD, M. Enter PVC tickets for A CCR
has been incorpoated 02/09/00

5B and 6A into the and posted on the VDB

VDB website

**00-0114-** SCDV II 02/03/00 MCDONALD, M. Update Ticket A CCR has been
incorpoated 02/09/00

EN_6A_04 in the VDB and posted on the VDB

website

**00-0115-** M&O II 02/03/00 JOHNSON, M. Install SQR 4.3.4 and A
Documents have been 11/04/02

update baseline posted to WEB and ECOs

documents have been completed.

**00-0116-** EDF IN 02/03/00 DHARIA, R. Establish a mount A Closed by
RTSC Report of 03/26/00

point (/devdata1) from 26 MAR 00.

orgin to iceland

**00-0118-** M&O II 02/04/00 MILLER, R. Distribute A Staged at SMC.
03/31/00

5A.04.Diablo and

5A.05.Electra Test

Executables (Holly.01)

to SMC for

Distribution to all

**00-0119-** M&O II 02/04/00 LINDSEY, C. Install IQ 5.5.0.1 and A
Documents have been 11/04/02

update baseline posted to WEB and ECOs

have been completed.

**00-0120-** SCDV II 02/04/00 MILLER, R. Deliver Flytrap.02 A Files
staged at the SMC 02/08/00

**00-0121-** EDF IN 02/04/00 ORTIZ, T. Creation of Subject: CCR 000121
02/25/02

Functionality Lab closed.

String 2 to Support 6A Date: Wed, 30 May 2001

Integration and IRIX 16:11:57 -0400 (EDT)

O/S Upgrade From:

klange@eos.east.hitc.com

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Aliases have been tested

and is functioning. All

string 2 issues are

complete.

\_

**00-0121A** EDF IN 02/23/00 ORTIZ, T. Creation of A Date: Thu, 07 Nov
2002 01/06/03

Functionality Lab 15:23:59 -0500

String 2 to Support 6A From: BJ Kimball

Integration and IRIX \<bkimball@eos.east.hitc.co

O/S Upgrade m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date 3/1/00.

**00-0121B** EDF IN 02/29/00 ORTIZ, T. Creation of A Date: Thu, 07 Nov
2002 01/06/03

Functionality Lab 15:23:59 -0500

String 2 to Support 6A From: BJ Kimball

Integration and IRIX \<bkimball@eos.east.hitc.co

O/S Upgrade m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

5/30/01.

**00-0121C** EDF IN 03/15/00 ORTIZ, T. Creation of A Date: Fri, 08 Nov
2002 01/06/03

Functionality Lab 10:49:26 -0500

String 2 to Support 6A From: BJ Kimball

Integration and IRIX \<bkimball@eos.east.hitc.co

O/S Upgrade. Update m\>

docum I have three more

candidates for closure.

\_

00-0121C was incorporated

into an already existing

ticket. Closed

5/30/2001.

\_

00-0121H follows a similar

pattern. Closed 5/7/2001.

\_

00-0223A was closed

3/13/2000.

**00-0121D** EDF IN 04/25/00 JOHNSON, M. Create a Registry A Date: Thu,
07 Nov 2002 01/06/03

database for String 2 15:23:59 -0500

on \'f2spg02\' From: BJ Kimball

\<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

5/10/00.

**00-0121E** EDF IN 04/28/00 DOBBINS, G. SMC Databases for A Closed on
5/10/00 by 06/21/00

EDF RTSC.

**00-0121F** EDF IN 07/17/00 DHARIA, R. Install Visual A CLOSE
DESCRIPTION 07/24/00

Workshop 3.0 on \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

string2 hosta (f2ins01, Installed SUN workshop

f2dis01, f2pls01, debuggers on string 2

f2mss01, f2acs01) machines.

**00-0121G** EDF IN 09/14/00 DHARIA, R. Mount SSIT directory A E-Mail
received from RTSC 11/09/00

to the SDSRV on 11/9/00.

machine in all string2

modes.

**00-0121H** EDF IN 01/18/01 SWOPE, G. EDF Installation of A Date: Fri,
08 Nov 2002 01/06/03

SGI JDK 1.2.2. 10:49:26 -0500

Sybase jConnect 5.2 From: BJ Kimball

and Sun JAXP 1.0.1 \<bkimball@eos.east.hitc.co

m\>

I have three more

candidates for closure.

\_

00-0121C was incorporated

into an already existing

ticket. Closed

5/30/2001.

\_

00-0121H follows a similar

pattern. Closed 5/7/2001.

\_

00-0223A was closed

3/13/2000.

**00-0123-** SCDV II 02/04/00 HARRIS, F. Incorporate Initial 5B A
Documents baselined and 03/20/00

VATC (Interim) posted to the WEB.

Hardware Patch Map

**00-0125-** M&O II 02/08/00 MILLER, R. Deliver Iris.02 A Files staged
at the SMC 02/09/00

**00-0126-** SCDV II 02/08/00 JOHNSON, M. Update all C Has been
implemented by 03/16/00

environments default RTSC.

database logins to

tempdb on all Sybase

logins scripts

**00-0127-** ECS I 02/08/00 BERGMAN, R. ECS Synergy Transferred to the
ACCESS 03/26/03

Database.

**00-0128-** EDF IN 02/08/00 DHARIA, R. Install HP Security. C This CCR
has been 02/11/00

y2K and DCE patches superseded by Revision A.

using tar files retrieved Copy has been sent to

from lemming RTSC.

machine

**00-0128A** EDF IN 02/11/00 DHARIA, R. Install an additional A Closed
on 3/28/00. 04/06/00

patch for HPs O/S

10.20 to fix leap year

bug. (Revision to CCR

\# 00-0128)

**00-0131-** M&O II 02/08/00 HASANDKA, T. HP UX 10.20 OS A This CCR has
been 02/17/00

Secruity/Y2K Patch superseded by Revision A.

Upgrade for ECS A problem was

Project encountered with the HP

patch and the amended

CCR will be completed for

a new PSR.

**00-0131A** M&O II 02/17/00 HASANDKA, T. HP UX 10.20 OS A Documents
have been 11/04/02

Secruity/Y2K Patch posted to WEB and ECOs

Upgrade for ECS have been completed.

Project - Revised

Patch Bundle

**00-0132-** ECS I 02/09/00 SCHROEDER, C. Emergency AIRS Transferred to
the ACCESS 03/26/03

Requirements Study Database.

**00-0134-** EDF IN 02/09/00 DHARIA, R. Install Sybase open A
Implemented by RTSC. 02/16/00

client for irix 6.5 into

/tools/sybOC12.0 in

EDF

**00-0135-** EDF IN 02/09/00 DHARIA, R. Upgrade EDF Xterm A Implemented
by RTSC. 03/06/00

Servers and SUN

machines with latest

O/S, Secruity, Y2K

Patches

**00-0136-** M&O II 02/10/00 MILLER, R. Deliver Cotton.01 A Staged at
SMC. 02/11/00

**00-0137-** SCDV II 02/10/00 MILLER, R. Delivery of Thistle.01 A Staged
at SMC. 02/11/00

to all sites

**00-0138-** M&O II 02/10/00 COLE, R. Distribution Server A Documents
baselined and 03/20/00

Disk Configuration documents retired.

Cleanup

**00-0139-** SCDV II 02/10/00 HARRIS, F. 5A & 5B Baseline A 03/09/00

Cleanup

**00-0140-** EDF IN 02/11/00 DHARIA, R. Migration to Java 2 A
Implemented by RTSC on 03/20/00

2/16/00.

**00-0141-** ECS I 02/11/00 FORMAN, M. Add AMSR-E Level 1 Transferred to
the ACCESS 03/26/03

Data to the ECS Database.

NSIDC DAAC ICD

**00-0142-** EDF IN 02/11/00 JOHNSON, M. Create EcCsRegistry CCR
withdrawn on 28 Feb 03/31/00

development 00 due to design issues not

database in the EDF being resolved.

**00-0143-** M&O II 02/11/00 JOHNSON, M. Reinstall Replication A
04/10/00

Server 11.5.1 and

create databases for

GDS in the VATC and

SMC

**00-0144-** SCDV II 02/11/00 MOLINET, M. JRE 1.1.7B needed A Document
baselined and 03/20/00

for Java Dar Tool in RTSC implemented.

PVC

**00-0145-** EDF IN 02/11/00 AUSDEN, H. Install new Rogue A Completed by
RTSC on 03/16/00

Wave on build 2/23/00.

machines, and setup

links

**00-0146-** SCDV II 02/11/00 AUSDEN, H. Update the PVC A Document
baselined and 03/20/00

COTS baseline work implemented by

RTSC.

**00-0147-** SCDV II 02/11/00 PETERS, B. Build, Test install and A
Installed by RTSC and 03/16/00

verify ECS Secure testing is being done by B.

Shell 2.0 packages Peters. PSR will be

and scripts scheduled to promulagate

this to DAACs.

**00-0148-** SCDV II 02/11/00 HAAS, R. CDRL for COTS A Baseline and
posted to 04/17/00

Analysis and Modeling WEB.

Report for the ECS

Project, 222-CD-001-

014

**00-0150-** SCDV II 02/14/00 HOOD, M. Update ticket A Completed by VDB
02/18/00

SM_5B_03 Error Personnel.

Criteria

**00-0151-** ECS I 02/14/00 SCHROEDER, C. Pilot Service Site Transferred
to the ACCESS 03/26/03

Demonstrations Database.

**00-0152-** SCDV II 02/15/00 JAEGER, T. Mod to Host Naming A Closed on
7/24/01. 07/24/01

Convention

**00-0153-** M&O II 02/15/00 LINDSEY, C. Install Replication A Documents
have been 11/04/02

Server 11.5.1 and posted to WEB and ECOs

Adaptive Server have been completed.

11.5.1 at DAACs and

update baseline

**00-0154-** M&O II 02/15/00 LINDSEY, C. Install Replication A Documents
have been 11/04/02

Server Manager posted to WEB and ECOs

11.5.1 at DAACs and have been completed.

update baseline

**00-0155-** M&O II 02/15/00 LINDSEY, C. Install Sybase Central A
Documents have been 11/04/02

3.0.0 at DAACs and posted to WEB and ECOs

Update Baseline have been completed.

**00-0156-** SCDV II 02/15/00 NORRIS, T. VDB Requirement A E-mail
message received 03/10/03

document match up 2/18/00, change has been

with F&PRS implemented.

**00-0157-** SCDV II 02/15/00 HAYNES, R. Add PCs to PVC Lab A Documents
baselined and 03/18/00

Lan posted to WEB.

**00-0158-** SCDV II 02/15/00 DHARIA, R. Deliver Irix 6.5 Build to A
Staged at SMC. 03/18/00

SMC for Distribution

to PVC

**00-0160-** SCDV II 02/15/00 HOOD, M. Update Ticket A Implemented by
VDB 03/18/00

RM_5B_01 Personnel.

**00-0161-** SCDV II 02/15/00 MACLIN, V. Add new 5P ASTER A Implemented
by VDB 02/18/00

Expedited Processing personnel.

Ticket to the VDB

**00-0162-** M&O II 02/15/00 ARRINGTON, D. Release the SCF A Work
complete. 02/03/03

Toolkit 5.2.6 package

to the Instrument

Teams

**00-0163-** EDF IN 02/16/00 DHARIA, R. Install solaris 2.5.1 A
Implemented by RTSC. 02/16/00

recommended patch

103640-32 for JDK

and JRE 1.2

**00-0164-** M&O II 02/16/00 SIMMONS, K. Deviate from IPT A CCR 00-0165
issued to 02/17/00

Work Instruction for deviate from IP Work

5A Replication COTS Instructions.

to SMC prior to PSR

**00-0165-** M&O II 02/16/00 SIMMONS, K. Authorize Release of A Staged
at the SMC. 03/18/00

5A Replication COTS

to SMC prior to PSR

**00-0166-** SCDV II 02/17/00 MILLER, R. Turnover 5B.01 to A The
following files have 02/22/00

Test in VATC been received by the SMC

and sent to the VATC.

\_

Renee

**00-0167-** SCDV II 02/17/00 RUBENACKER, J. Update VDB for new A CCR
has been incorporated 02/23/00

Drop 5P test case and and posted to the ECS

criteria mappings VDB website.

**00-0168-** SCDV II 02/17/00 RUBENACKER, J. Update VDB for new A CCR
has been incorporated 02/23/00

Release 5B test cases and posted to the ECS

and criteria mappings VDB website.

(Part 3)

**00-0169-** ECS I 02/17/00 MOORE, M. Emergency AIRS Transferred to the
ACCESS 03/26/03

Requirements Study Database.

(Response to ESD 96)

**00-0170-** EDF IN 02/17/00 KOENIG, B. Add Stand Alone D3 A Closed on
3/20/00 by 04/06/00

Tape Drive to RTSC.

Functionality Lab

**00-0171-** EDF IN 02/17/00 DAVIS, D. Need 10MB Storage A Work was
completed and 02/17/00

Space for Sybase Log CCR was generated for

on \"otis\" Server in paperwork follow-up.

EDF

**00-0172-** M&O II 02/21/00 COLE, R. Add 4 GB Disk to A Work complete.
02/03/03

MSS Servers for

Installation Depot

**00-0173-** M&O II 02/21/00 COLE, R. Repartition Application A Work
complete. 02/03/03

Servers for

Replication Server

**00-0174-** SCDV II 02/21/00 MCDONALD, M. Update Ticket A CCR has been
incorporated 02/25/00

EN_6A_02 and load and posted on the ECS

RM_6A_07, VDB website.

RS_6A_01, and

RS_6A_02 in the VDB

**00-0175-** SCDV II 02/21/00 JOHNSON, M. Create EcCsRegistry A
Documents posted to EBIS. 03/10/03

database in the VATC

and the PVC

**00-0176-** M&O IN 02/21/00 GAVIGAN, G. Request to transfer A Work
complete. 02/03/03

from SE to M&O for

use in M&O

environment 2 HP

Laserprinters

**00-0177-** SCDV II 02/22/00 NORRIS, T. Update Criteria 1599 A CCR has
been incorporated 02/25/00

in Ticket RM_5B_05 and posted on the ECS

VDB website.

**00-0178-** SCDV II 02/22/00 NORRIS, T. Additional Level 4 A CCR has
been incorporated 02/25/00

mappings and and posted on the ECS

changes to Criteria in VDB website.

RM_5B_03 ticket

**00-0179-** EDF IN 02/22/00 DHARIA, R. Install IDL 5.3 on C Implemented
by RTSC. 03/18/00

p0spg07 machine in

PVC

**00-0180-** SCDV II 02/22/00 PETERS, B. Remove Kerberos A ECO complete
03/14/03. 03/10/03

from Baseline

**00-0181-** SCDV II 02/22/00 ARRINGTON, D. Modify PVC IMSL A 04/12/00

Installation

**00-0182-** SCDV II 02/22/00 RUSSEY, J. The 5B SSRP A Document
delivered and 03/18/00

describes the posted to WEB.

capabilities to be

addressed by 5B

Release

**00-0183-** SCDV II 02/22/00 RUSSEY, J. ECS Overall A Document
delivered and 03/18/00

Acceptance Test Plan posted to WEB.

for Release A - CDRL

409-CD-600-001

**00-0185-** SCDV II 02/23/00 HARRIS, F. Updating the 5A A 03/09/00

DAACs, VATC and

(5B) PVC COTS

Baseline

**00-0188-** ECS I 02/23/00 ABEL, R Baseline the ECS Transferred to the
ACCESS 03/26/03

between Aqua FDS Database.

and DAACs

**00-0189-** ECS I 02/23/00 ABEL, R. Baseline the ICD Delivered to GSFC
on 03/27/00

between Aqua FDS 3/23/00

and EMOS

**00-0190-** ECS I 02/23/00 RYKOWSKI, T. C4 Requirements Delivered to
GSFC on 03/09/00

Deletions in the I D 3/9/00

between EDOS and

EGS

**00-0191-** SCDV II 02/23/00 NORRIS, T. Release Change of A CCR VDB
files have been 03/02/00

Level 3 PGS-1320 incorporated and posted to

the ECS VDB website.

**00-0192-** SCDV II 02/23/00 SCHUSTER, A. Precluding XRP-II A Completed
for 2/29/00. 03/18/00

Date Problems on

February 29, 2000

**00-0194-** SCDV IN 02/24/00 CAPATI, A. Installation of A 04/12/00

additional memory for

view servers firebird,

grandam, and mach 1

**00-0196-** ECS I 02/24/00 MARINELLI, DAN Add SSIT Disk A Transferred
to the ACCESS 03/26/03

Resources to Goddard Database.

DAAC Configuration

**00-0197-** ECS I 02/24/00 MARINELLI, DAN Specify Aqua Usage Revision A
delivered to 05/12/00

of EMOS-generated GSFC on 5/12/00

Carry-out Files for

Attitude Generation

and Science

Processing

**00-0198-** M&O II 02/24/00 THOMPSON, T. Deliver SunSolve CDs A Action
has been placed on 03/18/00

to EDC the Software Librarian to

provide CDs to EDC every

quarter.

**00-0199-** ECS I 02/24/00 RYKOWSKI, T. Addition of ICESat A Delivered
to GSFC on 03/09/00

Requirements to the 3/9/00

EDOS EGS IRD

**00-0200-** SCDV II 02/24/00 MILLER, R. Deliver Phlox.02 to All A
Staged at the SMC. 03/18/00

Sites

**00-0201-** SCDV II 02/24/00 MILLER, R. Deliver Milkweed.01 A Staged at
the SMC. 03/18/00

to all Sites

**00-0202-** SCDV II 02/24/00 MILLER, R. Deliver Ratbert.01 to A Staged
at SMC. 03/18/00

VATC and PVC

**00-0203-** SCDV II 02/24/00 NORRIS, T. Edit Resampling for A CCR VDB
files have been 03/02/00

On-Demand ASTER incorporated and posted to

L1B the ECS VDB website.

**00-0204-** SCDV II 02/24/00 NORRIS, T. Correction to SIPS A CCR VDB
files have been 03/02/00

interface for Ingest incorporated and posted to

Operability in Ticket the ECS VDB website.

SM_5B_01

**00-0205-** EDF IN 02/25/00 SWENTEK, L. Build the required Perl A
04/12/00

5.005_03 extensions

**00-0206-** SCDV II 02/25/00 MILLER, R. Deliver Flytrap.03 to A Files
have been staged at 02/28/00

EDC and VATC the SMC.

**00-0207-** EDF IN 02/25/00 MOLINET, M. Temporarily Augment A
Implemented by RTSC. 03/18/00

Disk Storage for

t1drg01

**00-0209-** SCDV II 02/25/00 SWENTEK, L. Install Perl 5.005_03 A
04/12/00

upgrade and

associated extensions

under /tools in the

VATC

**00-0210-** SCDV II 02/25/00 DHARIA, R. Install Purify 4.5.1 in A
Completed by RTSC on 03/16/00

VATC (Auto mount for 3/8/00.

VATC SUN Hosts)

**00-0211-** SCDV II 02/25/00 DHARIA, R. Install Visual A Closed on
7/24/01. 07/24/01

Workshop 3.0 and

Fortran v4.2 on VATC

hosts

**00-0212-** EDF IN 02/25/00 DHARIA, R. Move Autosys Event A Closed on
4/7/00 by RTSC. 06/21/00

processor from

PDPS2 to PDPS1

**00-0213-** M&O II 02/25/00 BOLLINGER, R. Install GPS Time A Work
complete. 02/03/03

Source Antenna at

GDAAC Only and

Transition DCE Time

Services

**00-0214-** SCDV II 02/25/00 MILLER, R. Deliver Violet.01 to All A
Files have been staged at 02/28/00

Sites the SMC.

**00-0215-** SCDV II 02/25/00 MILLER, R. Deliver Lilac.02 to All A Files
have been staged at 02/28/00

Sites the SMC.

**00-0216-** SCDV II 02/25/00 MILLER, R. Deliver Orchid.01 A Files have
been staged at 03/02/00

the SMC.

**00-0217-** EDF IN 02/25/00 JOHNSON, M. Create Registry A Implemented
by RTSC. 03/02/00

database on

\'delaware\' for

development testing

efforts

**00-0218-** SCDV II 02/25/00 JOHNSON, M. Create databases for A
Documents baselined and 03/18/00

Replication Server work implemented by

testing in the VATC RTSC.

**00-0219-** ECS I 02/28/00 NORTH, BILL Update Ancillary Data Delivered
to GSFC on 03/09/00

List in ECS-GSFC 3/9/00

ICD

**00-0220-** ECS I 02/28/00 MICHAEL, KAREN Baseline the AMSR-E A Closed
as OBE. See the 04/10/03

ICD ROM/ESD/TD Access

database on the U drive.

**00-0221-** M&O II 02/28/00 STRUB, R. Failed Distribution A Implemented
on 5/10/00 by 05/12/00

Rescuer GSFC.

**00-0222-** M&O II 02/28/00 GAVIGAN, G. Install version 5.5.1 A Work
complete. 02/03/03

Legato Networker

Software on M&O

LAN at all Sites for

Y2K Compliance

**00-0223-** EDF IN 02/28/00 THOMAS, E. Install Power Designer Withdrawn
by Originator. 03/01/00

6.0 or above on RTSC suggested an

Echele Thomas\' PC alternative way to fulfill

request.

**00-0223A** EDF IN 03/06/00 THOMAS, E. Install Power Designer Date:
Fri, 08 Nov 2002 01/06/03

6.0 or above on 10:49:26 -0500

Echele Thomas\' PC From: BJ Kimball

\<bkimball@eos.east.hitc.co

m\>

I have three more

candidates for closure.

\_

00-0121C was incorporated

into an already existing

ticket. Closed

5/30/2001.

\_

00-0121H follows a similar

pattern. Closed 5/7/2001.

\_

00-0223A was closed

3/13/2000.

**00-0224-** SCDV II 02/29/00 MILLER, R. Deliver Daffodil.02 to A Staged
at the SMC. 03/01/00

all Sites

**00-0225-** SCDV II 02/29/00 MILLER, R. Deliver Tulip.01 to All A Files
staged at the SMC 03/01/00

Sites

**00-0227-** ECS I 02/29/00 RYKOWSKI, T. EDOS/PM-1 Interface A
Transferred to the ACCESS 03/26/03

Changes to the EGS Database.

ICD, TGT ICD and

TBT IRD

**00-0228-** ECS II 03/01/00 SCHESSLER, J. Baseline ICD Between A
Document posted to the 06/07/01

EMOS and SDPS WEB.

**00-0229-** M&O II 03/01/00 MILLER, R. Deliver Marigold.01 A Staged at
the SMC. 03/18/00

Test Executable to

GSFC

**00-0230-** SCDV II 03/01/00 MILLER, R. Deliver Dogbert.01 A Staged at
the SMC. 03/18/00

Test Executable to

VATC and PVC

**00-0231-** SCDV II 03/01/00 MCDONALD, M. Update Ticket A CCR VDB files
have been 03/16/00

RM_6A_01 in the incorporated and posted to

VDB the ECS VDB website.

**00-0232-** SCDV II 03/01/00 MCDONALD, M. Update Ticket A CCR VDB files
have been 03/16/00

SL_6A_01 in the VDB incorporated and posted to

the ECS VDB website.

**00-0233-** SCDV II 03/01/00 MACLIN, V. Modify SDP Toolkit A CCR VDB
files have been 03/16/00

Ticket RH_5B_01 in incorporated and posted to

the VDB the ECS VDB website.

**00-0234-** SCDV II 03/01/00 MACLIN, V. Modify SDP Toolkit A CCR VDB
files have been 03/16/00

Ticket RH_5B_02 in incorporated and posted to

the VDB the ECS VDB website.

**00-0235-** SCDV II 03/01/00 MACLIN, V. Modify PM-1 DPREP A CCR VDB
files have been 03/16/00

Ticket RH_5B_06 in incorporated and posted to

the VDB the ECS VDB website.

**00-0236-** SCDV II 03/01/00 MACLIN, V. Add new SDP Toolkit A CCR VDB
files have been 03/16/00

Ticket for Aqua to the incorporated and posted to

VDB the ECS VDB website.

**00-0237-** SCDV II 03/02/00 MILLER, R. Deliver Flytrap.04 to Staged at
the SMC. 03/18/00

EDC and VATC

**00-0238-** SCDV II 03/02/00 DHARIA, R. Install DCE Patch 49 A
Completed by RTSC and 03/18/00

for DCE 1.1 on Solaris redlines turnover to T.

2.5.1 in IDG cell Hasandka.

machines

**00-0239-** SCDV IN 03/02/00 HARRIS, F. Upgrade Hardware A Documents
baselined and 03/09/00

Patch Map Baseline posted to the WEB.

for HP-UX 10.20 OS

Security/Y2K Patches

**00-0240-** M&O II 03/02/00 COLE, R. Update H/S Map and A Documents
incorporated in 03/18/00

COTS Version another CCR and posted to

Baseline to include the WEB.

PC software

**00-0241-** M&O II 03/02/00 COLE, R. Remove Ingest A Closed on 7/24/01.
07/24/01

Workstation from ECS

Design

**00-0242-** SCDV II 03/03/00 MORAHAN, M. Update the ESDT A ECO complete
3/10/00. 03/10/03

Baseline

**00-0243-** SCDV II 03/03/00 COCKERILL, K Deliver Tulip.02 to All A
This tar file is now in all the 03/05/00

Sites DAACS.

\_

Bhagi.

**00-0244-** SCDV II 03/03/00 ARRINGTON, D. Release SCF Toolkit A Closed
on 7/24/01. 07/24/01

to SMC for installation

into the VATC

**00-0245-** M&O II 03/06/00 PETERS, B. Baseline AMASS A Documents have
been 11/04/02

4.10.2 (REV 52) posted to WEB and ECOs

have been completed.

**00-0247-** SCDV II 03/07/00 NORRIS, T. Criteria changes for A CCR VDB
files have been 03/16/00

Ticket RM_5B_09 in incorporated and posted to

the VDB the ECS VDB website.

**00-0248-** SCDV II 03/07/00 NORRIS, T. Operational Concept A CCR VDB
files have been 03/16/00

and Criteria table incorporated and posted to

changes for Ticket the ECS VDB website.

RM_5B_15 in the

VDB

**00-0249-** SCDV II 03/07/00 HARRIS, F. Incorp. COTS and A Baselined
and posted to 04/17/00

Compiler Patch BL the WEB.

changes for the (5A)

DAACs, (5B-I) VATC

and (5B) PVC

**00-0250-** M&O II 03/07/00 WHITAKER, C. Directory setup for A
Implemented by SMC. 03/18/00

IGS Delivery of PDRs

and Metadata

**00-0252-** SCDV IN 03/07/00 DHARIA, R. Install New A Completed by RTSC
on 03/16/00

Roguewave in EDF 3/8/00.

(automount) and set

up links

**00-0255-** SCDV II 03/07/00 HAUPT, S. UNIX Configuration A Close as
OBE. 03/10/03

Parameters B/L

**00-0256-** SCDV II 03/07/00 COLE, R. Install Concord Tape Last ECO
complete on 03/10/03

Stacker in PVC 3/14/00.

**00-0257-** SCDV II 03/08/00 MILLER, R. Deliver Iris.03 Test A Staged
at SMC. 03/18/00

Executables To All

Sites

**00-0258-** ECS II 03/08/00 HELTON, M. CDRL 313 - Release A Posted to
the WEB and 04/17/00

5B ECS Internal ICD delivered to Customer.

for the ECS Project

**00-0259-** M&O II 03/08/00 WOLFE, J. User Service Work complete
02/13/03

Requests Email

Summaries of EDG

Orders

**00-0260-** SCDV II 03/08/00 MCDONALD, M. Update Ticket A CCR has been
incorporated 04/12/00

RM_6A_07 in the and posted to the ECS

VDB VDB website.

**00-0263-** ECS I 03/09/00 ADAMS, C. Baseline th Delivered to GSFC on
03/27/00

EOC/Independent 3/23/00

Verification and

Validation Facility

(IVVF) ICD

**00-0264-** SCDV II 03/09/00 MCDONALD, M. Update Ticket A CCR has been
incorporated 04/12/00

EN_6A_01 in the VDB and posted to the ECS

VDB website.

**00-0265-** SCDV II 03/09/00 MCDONALD, M. Update Ticket A CCR has been
incorporated 04/12/00

RS_6A_01 in the VDB and posted to the ECS

VDB website.

**00-0266-** SCDV II 03/09/00 HARRIS, F. Upgrade HW Patch A Documents
baselined and 03/18/00

Map BL for SGI IRIX posted to the WEB.

6.2 OS Security/Y2K,

DCE and Compiler

Patches

**00-0267-** SCDV II 03/09/00 MILLER, R. Deliver Violet.02 to All A
Staged at the SMC. 03/18/00

Sites

**00-0268-** M&O II 03/09/00 COLE, R. Swap CPUs between A Work complete.
02/13/03

g0sps06 and pdps2

**00-0269-** EDF IN 03/09/00 DHARIA, R. Upgrade EDF XTerms A Closed by
E-Mail from 08/18/00

Servers and SUN RTSC 0n 8/15/00.

machines with latest

O/S, Security, Y2K

Patches

**00-0270-** M&O II 03/10/00 COLE, R. Relocate 1 A Work complete
02/13/03

2xR110000 CPU

Board from g0acg05

to protog2

**00-0271-** SCDV II 03/10/00 DAVARYA, F. Release 6B Science A Document
baselined and 03/18/00

System Release Plan posted to the WEB by

DMO.

**00-0272-** SCDV II 03/10/00 MILLER, R. Deliver Phlox.03 Test A The
following file has been 03/18/00

Executable to all Sites received by the SMC and

sent to

Renee

**00-0273-** ECS I 03/10/00 WATT, W. Update to the Landsat Delivered to
GSFC on 04/19/00

7 to IGS ICD 4/19/00

**00-0274-** ECS I 03/10/00 ULLMAN, R. Delete SIPS A Transferred to the
ACCESS 03/26/03

Requirement Database.

SIPS0130 Change to

the I/F Resp. for

Standard Produce

Generations U

**00-0275-** ECS I 03/10/00 WATT, W. IGS and Floating Transferred to the
ACCESS 03/26/03

Scene Algorithm Database.

Changes to the ICD

between ECS and

Landsat 7

**00-0277-** M&O II 03/13/00 STENSAAS, G. Implement Work complete
02/13/03

Subscription Search

Capability

**00-0278-** M&O II 03/13/00 OBLIGACION, E. Relocation of g0acs02 A Work
complete 02/13/03

\(1828\) from N143 to

Distribution Area in

C101

**00-0279-** M&O II 03/13/00 OBLIGACION, E. Installation of A Red-lines
added to the 920- 08/22/00

g0mop07 in C101 TDG-002 and 910-TDA-005

console 29 for Ingest documents from Action

reporting Item AC-00-0347.

**00-0280-** M&O II 03/13/00 OBLIGACION, E. Installation of Swap A Work
complete 02/13/03

space error reporting

system in C101C

console 37

**00-0281-** M&O II 03/13/00 OBLIGACION, E. Relocate pen light A Work
complete 02/13/03

reader from

g0acs06(1271) to

g0dms05(1275)

**00-0282-** SCDV II 03/13/00 RUBENACKER, J. Update VDB for new A CCR
VDB files have been 03/16/00

Release 5B test cases incorporated and posted to

and criteria mappings the ECS VDB website.

(Part 4)

**00-0283-** EDF IN 03/14/00 DAVIS, D. Relocate cubicle A 04/12/00

2109A peripherals to

3110F

**00-0284-** SCDV II 03/14/00 MCDONALD, M. Put Ticket RM_05 in A CCR has
been incorporated 04/12/00

the VDB and posted to the ECS

VDB website.

**00-0286-** M&O II 03/15/00 MILLER, R. Deliver Tulip.03 Test A Staged
at the SMC. 03/18/00

Executable to All Sites

**00-0287-** SCDV IN 03/15/00 AUSDEN, H. Install March release CCR was
not approved in 03/10/03

of SGI Purify 4.5 Beta, CDMTS. Hardcopy not filed

in the EDF,PVC, and and copy not posted.

EDC Closing as OBE.

**00-0288-** ECS I 03/16/00 DALY, C. Clean Up ICD Delivered to GSFC on
04/05/00

between ECS and 4/5/00

DAS

**00-0289-** EDF IN 03/16/00 DHARIA, R. Install DCE Patch 49 A Closed on
5/3/00 by RTSC. 06/21/00

for DCE 1.1 on Solaris

2.5.1 for functionality

lab sun machines

**00-0290-** EDF IN 03/16/00 DHARIA, R. Install JDK 1.2.2 for A Date:
Thu, 07 Nov 2002 01/06/03

nightly builds 15:23:59 -0500

From: BJ Kimball

\<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

3/27/00.

**00-0290A** EDF IN 03/22/00 DHARIA, R. Install JDK 1.2.2 for A 04/12/00

nightly builds

**00-0291-** EDF IN 03/16/00 DHARIA, R. Install Solaris 2.5.1 A Closed
on 4/3/00 by RTSC. 06/21/00

recommended Java

Runtime & Security

patches in IDG cell

**00-0292-** EDF IN 03/16/00 LINDSEY, C. Relocation of Sun A 04/12/00

Sparc 20 EIN

00000670 to 3015J

**00-0294-** M&O II 03/16/00 WESTBROOK, R. Add Raid Disks to A Work
complete 02/13/03

g0mss10

**00-0295-** SCDV II 03/16/00 AUSDEN, H. Install March release A
04/12/00

of SGI Purify 4.5 Beta

in the EDF and PVC

**00-0296-** EDF IN 03/16/00 DHARIA, R. Upgrade all EDF A Closed by an
E-Mail from 10/04/00

Sybase server from alevi on 08/28/00.

11.0.3.3 to 11.5.1

**00-0297-** SCDV II 03/16/00 DAVIS, A. Update Final CDRL A Delivery
Date: 3/30/00, 03/10/03

305 - Segment/Design EDHS Date: 4/14/00.

Specification for the

ECS Project for

Release 5B

**00-0299-** SCDV II 03/17/00 MILLER, P. Deliver 609CD-510- A Delivery
Date: 4/17/00, 03/10/03

002 Operations Tools EDHS Date: 4/18/00,

Document, to ERRATA 9/11/00.

customer

**00-0300-** SCDV II 03/20/00 MILLER, R. Deliver Iris.04 Test A Has been
staged at SMC. 04/17/00

Executables to all

Sites

**00-0301-** ECS I 03/20/00 ADAMS, C. Baseline the Appendix CCR was
submitted as 03/10/03

B: Aqua/PM OA ROM on 4/10/00. Additional

between WFF and info can be found in the the

FOT (EOC/WOTIS ROM Access DB.

ICD)

**00-0302-** EDF IN 03/20/00 DHARIA, R. Install new A 04/12/00

Roguewave in eDF

(automount) and set

up links

**00-0303-** ECS I 03/20/00 MARINELLI, D. Change Strategy for Delivered
to GSFC on 03/27/00

Archiving L0 and L1A 3/27/00

Data

**00-0304-** SCDV II 03/21/00 DHARIA, R. Deliver IRIX 6.5 Build A Close
as OBE. 03/10/03

to SMC for

Distribution to PVC

**00-0304A** SCDV II 03/22/00 DHARIA, R. Deliver IRIX 6.5 Build A Close
as OBE. 03/10/03

to SMC fro

Distribution to PVC

-Revision A

**00-0305-** EDF IN 03/21/00 DHARIA, R. Install new OODCE A 04/12/00

under /tools for IRIX

6.5

**00-0306-** SCDV II 03/21/00 HOOD, M. Remove EN_6B_03 A CCR has been
incorporated 04/12/00

(DMS Orderly and posted to the ECS

Shutdown) From the VDB website.

VDB

**00-0307-** SCDV II 03/22/00 ORTIZ, T. Deliver Catbert.01 A Has been
staged at SMC. 04/17/00

Test Executable To

SMC for delivery to

PVC

**00-0308-** M&O II 03/22/00 GAVIGAN, G. Transfer from System A Work
complete 02/13/03

Engineering to M&O,

2 Sun Workstations

**00-0310-** EDF IN 03/22/00 SINGHAL, S. Install Power Designer A Close
as OBE. According 04/01/03

6.0 or above on to BJ all tasks have been

Sushma Singhal\'s PC completed for the year

2000\.

**00-0310A** EDF IN 07/25/00 SINGHAL, S. Install Power Design A Close as
OBE. According 04/01/03

6.1 on S. S. PC. to BJ all tasks have been

Comp. to include: completed for the year

Data Arch., Process 2000.

Analyst, & Metaworks

**00-0311-** EDF IN 03/22/00 CAPATI, A. Install/Re-Install A Closed on
3/31/00 by 06/21/00

ClearCase 3.2.1 on RTSC.

specific Irix6.5

machines in EDF and

IDG Cell.

**00-0312-** SCDV II 03/23/00 HOOD, M. Update Criteria Text A CCR has
been incorporated 04/12/00

and posted to the ECS

VDB website.

**00-0313-** SCDV II 03/23/00 WHITE, R. Release Perl ( Version A
Documents have been 11/04/02

5.005_03) posted to WEB and ECOs

Maintenance Upgrade have been completed.

for the ECS Project

**00-0313A** M&O II 05/19/00 SWENTEK, L. Release Perl ( Version A
Documents have been 11/04/02

5.005_03) posted to WEB and ECOs

Maintenance Upgrade have been completed.

for the ECS Project

**00-0314-** EDF IN 03/23/00 POINTER, K. Update Sudo-Access A From: BJ
Kimball 01/06/03

Permission on \<bkimball@eos.east.hitc.co

dmserver (UNIX m\>

Server) Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

3/28/00.

**00-0315-** SCDV II 03/23/00 PRIVOR, H. Initial PVC Hardware A
Baselined and posted to 04/17/00

Patch Map Baseline the WEB.

**00-0316-** SCDV II 03/23/00 DHARIA, R. Retrieve Netscape A Has been
baselined and 07/18/00

Communicator 4.7 tar posted to the WEB.

files from SMC for

VATC Installation

Only

**00-0316A** SCDV II 08/07/00 WHITTIER, R. Retrieve Netscape A Closed on
6/16/01. 06/16/01

Communicator 4.7 tar

files from SMC for

VATC IRIX 6.5

Installation Only

**00-0317-** M&O II 03/24/00 LINDSEY, C. Install OpenClient A Documents
have been 11/04/02

11.1.1 for Sun and HP posted to WEB and ECOs

at all DAACs and have been completed.

update baseline

**00-0318-** EDF IN 03/24/00 DHARIA, R. Install latest lp patch A Closed
on 4/4/00 by RTSC. 06/21/00

for Sun Solaris 2.5.1

to Supporting Printing

from Clearcase View

**00-0319-** EDF IN 03/24/00 DHARIA, R. Install PC Version of A Close as
OBE. According 04/01/03

IDL 5.3.1 to BJ all tasks have been

completed for the year

2000\.

**00-0320-** EDF IN 03/24/00 PETERS, B. Install and test A Closed on
5/23/00 by 06/21/00

standard inetd RTSC.

configuration file to

provide better DACC

security

**00-0321-** SCDV II 03/24/00 MILLER, R. Deliver 5A.05.Electra A Has
been staged at SMC. 04/17/00

to VATC

**00-0322-** ECS I 03/27/00 MICHAEL, K. Align AMSR-E/AMSR Delivered to
GSFC on 04/05/00

Volumes in F&PRS 4/5/00

Appendix C with ICDs

**00-0325-** EDF I 03/27/00 JOHNSON, P. Temporary install of C
Transferred to the ACCESS 03/26/03

Sybase Adaptive Database.

Server 11.03 and

Sbyase Adaptive

Server 11.5.1 on

s0mos01

**00-0326-** M&O II 03/27/00 MILLER, R. Deliver Hemp.01 Test A Has been
staged at SMC. 04/17/00

Executables to GSFC

and LaRC

**00-0327-** SCDV IN 03/27/00 HAYNES, R. Add Catalyst 6000 A All ECOs
are complete. 03/12/03

and Hosts to VATC

**00-0328-** SCDV II 03/27/00 ORTIZ, T. Deliver Dilbert 01 Test A Has
been staged at SMC. 04/17/00

Executable to SMC for

PVC and VATC

**00-0329-** SCDV II 03/27/00 ORITIZ, T. Deliver Blluebird 01 A Has been
staged at SMC. 04/17/00

Test Executable to All

Sites

**00-0333-** EDF IN 03/28/00 SCHUSTER, A. Connecting machine A Closed on
4/10/00 by 06/21/00

used for Y2K Testing RTSC.

of XRP and ACCELL

to Infrastructure

Network

**00-0334-** SCDV II 03/28/00 HARRIS, F. Update the COTS A 03/30/00

Baseline for the

DAACs, VATC and

PVC

**00-0335-** SCDV II 03/28/00 MUGANDA, M. Release Final CDRL A Doc.
Delivery Date 03/12/03

311 - Database EDHS posted

Design and Schema 311-CD-520 3/31/00

Spec. for the ECS 4/24/00

Project for Rel. B 311-CD-521 3/30/00

4/14/00

311-CD-523 4/04/00

4/24/00

311-CD-524 4/14/00

4/21/00

311-CD-525 4/04/00

4/17/00

311-CD-526 3/31/00

4/24/00

**00-0336-** EDF IN 03/28/00 JOHNSON, M. Upgrade Data A updated have
been done 06/15/00

Architect and for everyone.

MetaWorks of \_

PowerDesignor for all Closed by: astokes on

PC SW License 05/22/00 14:44:06

Holders \_

Office: RTSC

\_

Telephone: 1051F

\_

**00-0337-** SCDV II 03/28/00 MORAHAN, M. Update the ESDT A All ECOs are
complete. 03/12/03

Baseline

**00-0338-** EDF IN 03/28/00 SWENTEK, L. Automount Perl A Closed on
4/13/00 by 06/21/00

5.005_03 for the IRIX RTSC.

6.5 Architecture

**00-0339-** ECS I 03/29/00 ADAMS, C. Baseline the Delivered to GSFC on
04/07/00

NCCDS/MOC ICD 4/7/00

Revision 1

**00-0341-** SCDV II 03/29/00 HOOD, M. Update Ticket A CCR has been
incorporated 04/12/00

EN_6A_01 Tape and posted to the ECS

Ingest of IGS Browse VDB website.

data and Metadata

**00-0342-** SCDV II 03/29/00 HOOD, M. Update Ticket A CCR has been
incorporated 04/12/00

RM_5B_15 User and posted to the ECS

Profile Replication VDB website.

**00-0343-** SCDV II 03/29/00 HOOD, M. Move Ingest Data A CCR has been
incorporated 04/12/00

Types From 6A to 5B and posted to the ECS

and 5B to 6A VDB website.

**00-0344-** SCDV II 03/29/00 ORTIZ, T Build IRIX 6.5 form A Has been
completed by 04/03/00

Clearcase view and CM.

deliver for PVC install

**00-0344A** SCDV II 04/03/00 ORTIZ, T Build IRIX 6.5 form A Has been
implemented by 04/03/00

Clearcase view and CM.

deliver for PVC install

**00-0345-** M&O II 03/29/00 LAKE, G Due to collect DPR A For info only.
04/26/00

Statistics Data

**00-0346-** M&O II 03/29/00 STRUB, R. Batch Subscription A For info
only. 04/26/00

Switch

**00-0347-** SCDV II 03/30/00 MILLER, R. Deliver Firebird.01 to A Has
been staged at SMC. 04/17/00

All Sites

**00-0348-** SCDV II 03/30/00 YANG, W. Upgrade Transarc A Close by
E-Mail from RTSC 08/18/00

DCE for Solaris 2.5.1 on 8/15/00.

Patch 49 for ECS

Project

**00-0349-** ECS I 03/30/00 SCHROEDER, C. Integration of External
Delivered to GSFC on 04/19/00

Subsetting Systems 4/19/00

**00-0350-** ECS I 03/30/00 SCHROEDER, C. Assess Portus ES Delivered to
GSFC on 04/19/00

Firewall Technology 4/19/00

**00-0351-** ECS I 03/30/00 SCHROEDER, C. Build the SCF Version
Delivered to GSFC on 05/05/00

of HDF-EOS 3 5/5/00

**00-0352-** SCDV II 03/30/00 HASANDKA, T. Install Purify 4.5.1 A
Documents have been 11/04/02

version for Solaris posted to WEB and ECOs

2.5.1 platform in /tools have been completed.

at all DAACS

**00-0353-** ECS I 03/30/00 MARINELLI, D. Baseline the Data Transferred
to the ACCESS 03/26/03

Format Control Database.

Document for EMOS

to ICC Planning and

Scheduling Files

**00-0354-** ECS I 03/30/00 ABEL, R. Baseline ICD between Transferred to
the ACCESS 03/26/03

Aqua FDS and FOT Database.

**00-0355-** ECS I 03/30/00 MARINELLI, D. AIRS, TES Ancillary
Transferred to the ACCESS 03/26/03

Products Database.

Other Ancillary

Product Cleanup

**00-0356-** ECS I 03/30/00 MARINELLI, D. NCEP TOVS Ozone Transferred to
the ACCESS 03/26/03

Twice Daily Product Database.

Not Needed as ECS

Ancillary Data

**00-0357-** SCDV II 03/30/00 MOLINET, M. Configure New A Closed on
7/24/01. 07/24/01

p0mss21 Mode as

Simulated SMC

**00-0358-** SCDV II 03/31/00 DHARIA, R. Retrieve Java1.2 and A All ECOs
are complete. 03/12/03

O/S Patch Tar Files

from SMC to Upgrade

JRE in VATC

**00-0359-** M&O II 03/31/00 STENSAAS, G. ECS SDSRV is not CCR was
disapproved. 03/12/03

chunking data during

searches

**00-0360-** SCDV II 03/31/00 HARRIS, F. Cleanup DAAC A 04/06/00

Hardware Patch Map

Baseline

Documentation

**00-0361-** SCDV II 03/31/00 MILLER, R. Turn Over 5B.02 To A Has been
staged at SMC. 04/17/00

Test In VATC And

PVC

**00-0362-** M&O II 03/31/00 LINDSEY, C. Install Visual A Documents have
been 11/04/02

Workshop 3.0 and posted to WEB and ECOs

Fortran 77 Version 4.2 have been completed.

and Update Baseline

**00-0363-** SCDV II 03/31/00 ORTIZ, T. Test Executables A The following
file is 04/04/00

Corvair.01 for available for distribution.

Distribution to All Please notify me when a

DAACs directory is available.

**00-0365-** SCDV II 04/03/00 ORTIZ, T. Deliver Barracuda.01 A Has been
staged at SMC. 04/17/00

to SMC for distribution

to EDC and VATC

**00-0366-** SCDV II 04/03/00 DELAUTER, J. ECS COTS A 335-CD-003
delivered 03/12/03

Deployment Plan, 4/17/00, posted to EDHS

Volume 3 4/17/00.

**00-0368-** EDF IN 04/04/00 MACHARRIE, P. Create A Closed on 4/7/00 by
RTSC. 06/21/00

PSA_REGISTRY

database for Science

Office on ins1_srvr

**00-0369-** EDF IN 04/04/00 DHARIA, R. Cleanup (Delete) old A Closed on
4/21/00 by 06/21/00

directories under /tool RTSC.

for rogue wave,

OODCE, Sysbase

Open Client and

Purify

**00-0370-** EDF IN 04/04/00 DHARIA, R. Install Security Patch A Closed
on 4/12/00 by 06/21/00

104489-11 on Sun RTSC.

Machines in IDG Cell

**00-0371-** ECS I 04/05/00 CARLISLE, C . Baseline Up-to-Date
Transferred to the ACCESS 03/26/03

ICD DFCD for EOS- Database.

AM Spacecraft

**00-0372-** ECS I 04/05/00 ADAMS, C. Baseline Revision 7 of Delivered
to GSFC on 05/12/00

the EOS AM-1 5/12/00

FDS/ECS ICD

**00-0373-** SCDV II 04/05/00 HOOD, M. Update SM_5B_03, A CCR has been
incorporated 04/12/00

Landsat-7 Error and posted to the ECS

Handling VDB website.

**00-0374-** SCDV II 04/05/00 HOOD, M. Update Ticket Withdrawn by
Originator. 04/12/00

HA_5B_01 Another CCR will be

Configuration Registry submitted.

**00-0375-** SCDV II 04/05/00 HOOD, M. Update RM_5B_09, A CCR has been
incorporated 04/12/00

GDS-to-ECS Gateway and posted to the ECS

VDB website.

**00-0376-** EDF IN 04/07/00 HYDE, D. Workstation move, A Closed on
5/5/00 by RTSC. 06/21/00

ClearCase Installation

**00-0377-** ECS I 04/07/00 SCHROEDER, C. Support to Statistics
Transferred to the ACCESS 03/26/03

Gathering (response Database.

to ESD 94)

**00-0378-** SCDV II 04/07/00 ORTIZ, T. Deliver Boron.01 to A Has been
staged at SMC. 04/17/00

SMC for distribution to

VATC and PVC

**00-0379-** EDF IN 04/07/00 DHARIA, R. Install Kernnel O/S A USER
INFORMATION 06/15/00

patch 103640-32 on \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

compile/Build Closed by: jarmstro on

machines 05/12/00 15:40:07

Office Number: RTSC

Telephone: 1050E

E-Mail:

jarmstro@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

CCR Completed - portugal

has been reloaded,

patched, and

patch 103640-32 loaded

on.

\_

**00-0380-** EDF IN 04/07/00 DHARIA, R. Mount point needed W Charles,
05/02/00

for Landsat-7 IGS Regarding mount point for

browse for 6A L7 IGS browse CCR #00-

0380, I would like to

withdraw this CCR. Eva Ko

discussed this issue with

Kevin Lange and he

recommended to use soft

link through UNIX

command. So, Charles

please remove this CCR

from differed list.

thanks,

Rajesh

**00-0381-** M&O II 04/07/00 COLE, R. Install MODAPS fibre A Completed
by E. 05/23/00

RAID on g0mog01 Obligacion. Implemented

5/17/2000

\_

**00-0382-** SCDV II 04/07/00 ORTIZ, T. Deliver Aluminum.01 A Has been
staged at SMC. 04/17/00

to SMC for

Distribution to VATC

and PVC

**00-0385-** SCDV II 04/10/00 HOOD, M. Update RM_6A_01, A CCRs# 00-0385
and 00- 04/25/00

Reprocessing 0396 have been

incorporated and posted on

the ECS Verification

Database web site.

\_

Cheryl Derrington

**00-0387-** SCDV II 04/11/00 HAYNES, R. Clear IP Don\'t A Documents
have been 11/04/02

Fragment Bit on FDDI posted to WEB and ECOs

Attached SGIs have been completed.

**00-0388-** ECS I 04/11/00 MOORE, M. Modify V0 - ECS ICD Delivered to
GSFC on 04/19/00

to Support 85 4/19/00

Character Dataset

Names

**00-0390-** EDF IN 04/11/00 PETERS, B. Evaluate Portus ES A From: BJ
Kimball 01/06/03

Firewall \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

6/26/00.

**00-0391-** EDF IN 04/11/00 MACHARRIE, P. Install DBCC A Close as OBE.
According 04/01/03

Database for all PVC to BJ task have been

Sybase Servers completed for the year

2000\.

**00-0392-** EDF IN 04/11/00 MACHARRIE, P. Increase database A Closed on
5/4/00 by RTSC. 06/21/00

sizes for String2

Dev08 mode for 5A to

5B transition

**00-0393-** SCDV IN 04/11/00 MOLINET, M. Add 500 B of Swap A Closed on
4/18/00 by 06/21/00

Space to t1acg01 RTSC.

**00-0394-** ECS I 04/12/00 WATT, W. Increase ECS Delivered to GSFC on
04/19/00

Capacity for Landsat 7 4/19/00

Ingest and Archive

**00-0396-** SCDV II 04/12/00 HOOD, M. Update Ticket A CCRs# 00-0385 and
00- 04/25/00

RM_5B_03, On- 0396 have been

Demand ASTER L1B incorporated and posted on

and ECS-GDS the ECS Verification

Gateway Database web site.

\_

Cheryl Derrington

**00-0397-** M&O II 04/12/00 COPELAND, K. Added Goddard\'s A Provides
DUE info only. 04/19/00

granule order tracker No perceived impact to

ECS.

**00-0398-** M&O II 04/12/00 COPELAND, C. Altered A Provides DUE info
only. 04/19/00

DsDdSendMailPl.pl No perceived impact to

script to email User ECS.

Services

**00-0399-** SCDV II 04/12/00 ORTIZ, T. Deliver 69Z28.01 to A Has been
staged at SMC. 04/17/00

SMC for distribution to

GDAAC

**00-0400-** SCDV II 04/12/00 WINSTON, E. Test Executables A Has been
staged at SMC. 04/17/00

5A.06 Corvette.01

**00-0401-** SCDV II 04/12/00 WINSTON, E. Test Executable 5A.05 A Has
been staged at SMC. 04/17/00

Impatiens.01

**00-0402-** SCDV II 04/12/00 WINSTON, E. Test Executable 5A.06 A Has
been staged at SMC. 04/17/00

AlfaRomeo.01

**00-0403-** SCDV II 04/12/00 ORTIZ, T. Deliver Chevelle.01 to A Has
been staged at SMC. 04/17/00

SMC for distribution to

GDAAC and VATC

**00-0404-** SCDV II 04/13/00 ORTIZ, T. Deliver Phlox.04 Test A Close as
OBE. 03/12/03

Executable To Sites

including VATC and

PVC

**00-0405-** SCDV II 04/13/00 ORTIZ, T. Deliver Firebird.02 to Has been
staged at SMC. 04/17/00

All Sites

**00-0406-** M&O II 04/13/00 HAYNES, R. Connect GSFC DAAC A Work
complete 02/13/03

to Abilene (l2)

Network

**00-0407-** M&O II 04/13/00 HAYNES, R. Install Catalyst 6000 A Work
complete 02/13/03

Ethernet Switch at

EDC

**00-0408-** M&O II 04/13/00 HAYNES, R. Install catalyst 6000 A Work
complete 02/13/03

**00-0409-** M&O II 04/13/00 TILLIE, A. Temporary Relocation A Work
complete 02/13/03

of Equipment (to

Install a Prefabricated

Wall (Nello wall)

**00-0410-** M&O II 04/13/00 STRUB, R. Deactivate/Activate a A For info
only. 04/26/00

Subscription

**00-0411-** M&O II 04/13/00 LAKE, G Promote DPR Metrics A For info
only. 04/26/00

Table and stored

procedure to OPS

**00-0412-** M&O II 04/13/00 CREECY, R. 611-CD-510-001 A Work complete
02/13/03

Mission Operation

Procedures for the

ECS Project

**00-0414-** SCDV II 04/13/00 HARRIS, F. Initial PVC Custom A Has been
posted to the 04/17/00

Software Baseline WEB.

Documentation

**00-0415-** EDF IN 04/13/00 CAPATI, A. Re-install ClearCase A Closed on
4/18/00 by 06/21/00

3.2.1 for patch 29 on RTSC.

sebring machine, for

test build

**00-0416-** SCDV IN 04/13/00 DHARIA, R. Install SGI patch 3910 A Closed
on 5/1/00 by RTSC. 06/21/00

(rid rollup #16) on IRIX

6.5.6 machines in IDG

cell

**00-0417-** SCDV II 04/14/00 ORTIZ, T. Deliver Carbon.01 to A Has been
staged at SMC. 04/17/00

SMC for distribution to

VATC and PVC

**00-0418-** SCDV II 04/14/00 ORTIZ, T. Deliver RX7.01 to A Has been
staged at SMC. 04/17/00

SMC for distribution to

all sites and VATC

**00-0419-** SCDV II 04/14/00 ORTIZ, T. Deliver Charger.01 to A Has been
staged at SMC. 04/17/00

SMC for distribution to

sites and VATC

**00-0420-** SCDV II 04/14/00 HOOD, M. Update Ticket A CCRs# 00-0420 and
00- 04/25/00

HA_5B_01 0421 have been

Configuration Registry incorporated and posted on

the ECS Verification

Database web site.

\_

Cheryl Derrington

**00-0421-** SCDV II 04/14/00 HOOD, M. Update EN_6A_01, A CCRs# 00-0420
and 00- 04/25/00

Tape Ingest of IGS 0421 have been

Browse data and incorporated and posted on

Metadata the ECS Verification

Database web site.

\_

Cheryl Derrington

**00-0422-** SCDV II 04/14/00 ORTIZ, T. Deliver Alumnum.02 A Has been
staged at SMC. 04/17/00

to SMC for distribution

to VATC and PVC

**00-0423-** SCDV II 04/14/00 WINSTON, E. Test Executable 5A.06 A Has
been staged at SMC. 04/17/00

AlfaRomeo.01

**00-0426-** SCDV II 04/14/00 WINSTON, E. Test Executable 5A.06 A Has
been staged at SMC. 04/17/00

Corvette.02

**00-0427-** M&O II 04/14/00 WINSTON, E. Test Executable 5A.06 A Has
been staged at SMC. 04/17/00

Jaguar.01

**00-0427A** M&O II 04/26/00 WINSTON, E. Test Executable 5A.06 A Work
complete 02/13/03

Jaguar.02 - Rev. A

**00-0428-** SCDV II 04/14/00 ORTIZ, T. Deliver Boron.02 to A Has been
staged at SMC. 04/17/00

SMC for Distribution

to VATC and PVC

**00-0429-** M&O II 04/15/00 DOWLING, K. NSIDC requests that a A
Provides DUE info only. 04/19/00

Res. Log schema be No perceived impact to

created in the Remedy ECS.

TT System, similar to

EDC\'s

**00-0430-** M&O II 04/17/00 WINSTON, E. 5A.05 Electra Delivery A
Documents have been 11/04/02

for Distribution to all posted to WEB and ECOs

DAAC\'s have been completed.

**00-0431-** EDF IN 04/18/00 CAPATI, A. Install ClearCase A Closed by:
dcompton on 06/15/00

3.2.1 on Miami, 05/17/00 07:31:43

Slimer, & Drpepper up Office Number: RTSC

to current CM Build Telephone: 1043

System Level E-Mail:

dcompton@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Installation of ClearCase

3.2.1 on all requested

machines completed this

morning.

\_

\_

**00-0432-** SCDV II 04/18/00 LEWALLEN, S. VATC Transition W CCR was
withdrawn at 05/11/00

Requirements CCB. Another CCR 00-

0486 included the contents

of this CCR.

**00-0432A** SCDV II 05/03/00 JOHNSON, B. Add Four SGI Hosts CCR was
reentered in 00- 05/03/00

and the Catalyst 6000 0486.

to the VATC Baseline

**00-0434-** SCDV II 04/19/00 HOOD, M. Update EN_6A_02, A CCR VDB files
have been 05/01/00

V0 Gateway incorporated and posted to

Enhancements (non- the ECS VDB website.

science collections

result set attributes)

**00-0435-** SCDV II 04/19/00 HOOD, M. Update RS_6A_01, A CCR VDB files
have been 05/01/00

Additional Media incorporated and posted to

Types ( CD-ROM, the ECS VDB website.

DLT )

**00-0437-** SCDV II 04/19/00 MACLIN, V. Modify MTMGW 6A A CCR VDB files
have been 05/01/00

Ticket to Remove incorporated and posted to

Graceful Shutdown the ECS VDB website.

Requirements

**00-0438-** SCDV II 04/20/00 WINSTON, E. Test Executable A Close as
OBE. 03/13/03

AVANTI.01 for

Distribution to ALL

DAACs (script for

editing PDR for D3

tape recovery

**00-0439-** EDF IN 04/20/00 WARR, D. Need additional 2G of Close as
OBE. CCR was 04/01/03

memory on t1wkg01 not approved in CDMTS,

folder not in CM file

system, and not posted to

EDHS.

**00-0440-** SCDV II 04/20/00 ORTIZ, T. Deliver Boron.03 to A Close as
OBE. 03/13/03

SMC for distribution to

VATC and PVC

**00-0441-** M&O II 04/20/00 ARRINGTON, D. Issue the fixes to the A Work
complete 02/13/03

\"Release 5B SDP

Toolkit Users Guide

**00-0442-** SCDV II 04/20/00 WINSTON, E. Test Executable A Close as
OBE. 03/13/03

DUBNIUM.01 for

missing AMSR L1A

and EMOS Data

Types

**00-0442A** SCDV II 04/25/00 WINSTON, E. Test Executable A Close as
OBE. 03/13/03

DUBNIUM.01 for

missing AMSR L1A

and EMOS Data

Types - Revision A

**00-0443-** SCDV II 04/21/00 MCCARTNEY, D. t1wkg01 temporary Work was
completed. 03/13/03

memory upgrade for

L7 test

**00-0444-** M&O II 04/21/00 SOJA, J. Data Center Name D Disapproved.
Request will 04/26/00

Change be part of later ESD.

**00-0445-** M&O II 04/21/00 LEMAY, G. Need C++ Prohibited Work
complete. 04/04/03

Functions List for

MOPITT SSI&T

**00-0446-** EDF II 04/24/00 WARR, D. Need 9G Internal A Document
920-TDE-018 04/01/03

Drive on t1wkg01 in Rev 4 posted 8/22/00.

VATC for SWAP According to BJ all tasks

have been completed for

the year 2000.

**00-0447-** SCDV IN 04/24/00 NORRIS, T. Reconciliation of IRD A CCR VDB
files have been 05/01/00

Links to Pre 5B Drops incorporated and posted to

and the addition of the ECS VDB website.

four IRD\'s in the VDB

**00-0448-** SCDV II 04/24/00 RUSSEY, J. The 5B SSRP A Doc.
334-CD-510-003 03/13/03

describes the delivered 2/29/00, posted to

capabilities to be EDHS 02/29/00.

addressed by 5B

Release to CSR

**00-0449-** EDF IN 04/25/00 CAPATI, A. Install ClearCase3.2.1 A Closed
on 4/26/00 by 06/21/00

Patch 29 on Corvette RTSC.

Machine

**00-0451-** SCDV II 04/25/00 JOHNSON, M. Release 5A A Doc.
420-TP-020-002 03/13/03

Implementation Earth delivered 8/25/00, posted to

Science Data Model EDHS 8/24/00.

for the ECS Project

**00-0452-** SCDV II 04/25/00 JOHNSON, M. Release 6A A Doc.
420-TP-022-001 03/13/03

Implementation Earth delivered 5/30/00, posted to

Science Data Model EDHS 6/1/00.

for the ECS Project

**00-0453-** SCDV II 04/25/00 JOHNSON, M. Release 6B A 420-TP-023-001
delivered 03/13/03

Implementation Earth 10/29/00, posted to EDHS

Science Data Model 10/30

for the ECS Project

**00-0454-** SCDV II 04/25/00 JOHNSON, M. Release 5B A Doc.
420-TP-021-001 03/13/03

Implementation Earth delivered 8/24/00, posted to

Science Data Model EDHS 8/22/00

for the ECS Project

**00-0455-** SCDV II 04/25/00 SANDERS, W. Installation Accell A ECO
completed 4/27/00, 03/13/03

2.0.7.2.0 and XRP-II tar file delivered.

in EMOS in EIN \#

1359

**00-0457-** M&O II 04/26/00 DHARIA, R. HP openview version A Documents
have been 11/04/02

6.0 Maintenance posted to WEB and ECOs

Upgrade for the ECS have been completed.

Project

**00-0457A** M&O II 05/16/00 DHARIA, R. HP openview version A Documents
have been 11/04/02

6.0 Maintenance posted to WEB and ECOs

Upgrade for the ECS have been completed.

Project

**00-0458-** M&O II 04/26/00 DHARIA, R. Netscape A All ECOs were
completed 05/16/01

Communicator version by 5/9/01. CCR amended

4.7 Maintenance on 9/14/01.

Upgrade for ECS

project.

**00-0458A** M&O II 09/13/00 DHARIA, R. Netscape Comm. A Closed by an
E-Mail from 10/04/00

V4.7 Maint.Upgrade qluu on 10/03/00.

for ECS project (IRIX

6.5 and Vendor Bug

fixes for all Platforms)

**00-0459-** SCDV II 04/26/00 ORTIZ, T. Deliver 5B.03_PVC to A Close as
OBE. 03/13/03

SMC for distribution to

PVC

**00-0460-** SCDV II 04/27/00 WINSTON, E. Test Executable 5A.06 A Close
as OBE. 03/13/03

Faun 300ZX.01 for

NCR26301 fix

**00-0461-** M&O II 04/27/00 PELLETIER, M. JRE 1.2.1 and Solaris A Work
complete 02/13/03

Patch 103640-32.tar

update for e0ins01

and e0ins02 at EDC

**00-0462-** SCDV II 04/27/00 RUBENACKER, J. Update VDB for new A CCR
VDB files have been 05/03/00

Release 5B criteria incorporated and posted to

mapping (Part 5) the ECS VDB website.

**00-0463-** EDF IN 04/27/00 DHARIA, R. Need internal Drive for A Closed
at EDF/SCDV CCB 05/02/00

pdps2 to complete on 5/1/00 by Dave

Sybase upgrade Compton. Work was

complete and paperwork

catchup.

**00-0464-** M&O II 04/27/00 DHARIA, R. Change the O/S A Closed by:
wgoodman 06/15/00

configuration on 05/09/00 07:30:41

semaphor parameter Office Number: RSC

value for SGI Hosts at Telephone: 1053A

VATC, PVC & each E-Mail:

sites wgoodman@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

completed.

**00-0465-** SCDV II 04/28/00 HARRIS, F. Update VATC A CCR baselined and
posted 05/03/00

Baseline - ECO to WEB.

Implementation

Findings as a Result

of the VATC PCA

**00-0466-** SCDV IN 04/28/00 DHARIA, R. Replace Sybase Open A Closed by
RTSC on 5/8/00. 05/23/00

Client 12.0 Beta

Version with GA

version for IRIX 6.5

under/tools/sybOC12.

0

**00-0467-** SCDV II 04/28/00 PETERS, B. Update VATC NFS W Not necessary
after all. 05/01/00

Mount Point baseline

**00-0468-** M&O II 04/28/00 WINSTON, E. Test Executable 5A.06 A Work
complete 02/13/03

Faun Mazarati.01 (for

8mm tape problems)

**00-0469-** SCDV II 05/01/00 HOOD, M. Update RS_6A_06, A CCR VDB files
have been 05/04/00

Ingest of 6A Data incorporated and posted to

Types the ECS VDB website.

**00-0470-** SCDV II 05/01/00 WINSTON, E. Test Executable 5A.06 A Close
as OBE. 03/13/03

Faun Triumph.01

(DpPRResourceMana

ger lock)

**00-0471-** SCDV II 05/01/00 WINSTON, E. Test Executable 5A.06 A Close
as OBE. 03/13/03

Faun Lancia.01

(delete DPR

problems)

**00-0472-** SCDV II 05/01/00 MACLIN, V. Modify SM_5B-02 A CCR VDB files
have been 05/04/00

Criteria to remove incorporated and posted to

DORRAN the ECS VDB website.

Dependency

**00-0473-** SCDV II 05/01/00 HAYNES, R. Add Static Route to A Work was
completed. 03/13/03

t1ins01 for ASTER-

GDS Testing

**00-0474-** M&O II 05/02/00 COLE, R. Move 8 CPUs and A Work complete
02/13/03

2GB Memory from

g0acg01 to g0spg07

**00-0475-** SCDV II 05/02/00 WINSTON, E. Test Exec. 5A.06 A Closed as
OBE. 03/13/03

Faun GTX.01 (Ingest

recovery on L7 archive

error) to DAAC Sites

**00-0477-** SCDV II 05/03/00 WINSTON, E. Test Executable 5.03 A Closed
as OBE. 03/13/03

Helium.01 (Failure in

Update ESDT

capability).

**00-0478-** SCDV II 05/03/00 ORTIZ, T. Deliver Iodine.01 to A Closed as
OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0479-** SCDV II 05/03/00 ORTIZ, T. Deliver Jumbalyum.01 A Closed as
OBE. 03/13/03

to SMC for distribution

to PVC and VATC

**00-0480-** SCDV II 05/03/00 ORTIZ, T. Deliver Gallium.01 to A Closed
as OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0481-** SCDV II 05/03/00 ORTIZ, T. Deliver Flourine.01 to A Closed
as OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0482-** SCDV II 05/03/00 ORTIZ, T. Deliver Krypton.01 to A Closed
as OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0483-** SCDV II 05/03/00 ORTIZ, T. Deliver Baron.04 to A Closed as
OBE. 03/13/03

SMC for distribution to

VATC and PVC

**00-0484-** SCDV II 05/03/00 ORTIZ, T. Deliver Einsteinium.01 A Closed
as OBE. 03/13/03

to SMC for distribution

to PVC and VATC

**00-0486-** SCDV II 05/03/00 JOHNSON, W. Add four SGI hosts A Documents
posted to EBIS. 03/13/03

and the Catalyst 6000

to the VATC baseline

**00-0487-** SCDV II 05/04/00 HOOD, M. Update Ticket A Updates from CCR#
00- 05/05/00

RM_5B_07 M-Tool 0487 have been

Enhancements incorporated and posted on

the ECS Verification

Database web site.

**00-0488-** SCDV II 05/04/00 WARR, D. Need Latest Version\'s A
Documents posted to EBIS. 03/13/03

for

Xrunner/LoadRunner

in VATC

**00-0491-** M&O II 05/04/00 LAKE, G. DUE to Collect Daily A Work
complete 02/13/03

DPR Statistics Data

**00-0492-** M&O II 05/04/00 COLE, R. Increase AMASS A Work complete
02/13/03

cache on e0drg01 and

LO_buffer on e0icg01

to support L7

processing

**00-0493-** M&O II 05/04/00 COLE, R. Additional RAID for A Work
complete 02/13/03

n0acg01 for MOS

Testing

**00-0494-** M&O II 05/04/00 COLE, R. Add 50 GB to ingest A Work
complete 02/13/03

RAID to LaRC for

transition

**00-0495-** M&O II 05/04/00 COLE, R. Add g0spg10 and A All ECOs have
been 04/10/03

RAID to support SSIT closed. Task is complete.

**00-0496-** SCDV II 05/04/00 PRIVOR, H. Update PVC Baseline A Closed as
OBE. 03/13/03

\- Audit Findings as a

Result of PVC SW

PCA

**00-0497-** SCDV II 05/04/00 WINSTON, E. Test Executable 5A.06 A Closed
by: jarmstro on 06/15/00

Faun Barracuda.02 05/18/00 15:34:41

(JDT w/JRE1.2 and Office Number: RTSC

Solaris patches) Telephone: 1050E

E-Mail:

jarmstro@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

CCR completed - JRE1.2

upgrade completed.

\_

**00-0499-** SCDV II 05/05/00 HOOD, M. Update Ticket A E-mail received
from Cheryl 03/13/03

RM_5B_09 GDS-to- Derrington, Mon, 08 May

ECS Gateway 2000. Updates were

incorporated and posted

**00-0500-** SCDV II 05/05/00 ORTIZ, T. Deliver Iodine.02 to A Closed as
OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0501-** SCDV II 05/05/00 ORTIZ, T. Deliver Gallium.02 to A Closed
as OBE. 03/13/03

SMC for distribution to

PVC and VATC

**00-0502-** M&O II 05/05/00 ARRINGTON, D. Release the MTD A Work
complete 02/13/03

Toolkit to SCF Users

(ESD #79)

**00-0504-** SCDV II 05/05/00 ORTIZ, T. Test Executable 5.03 A Closed as
OBE. 03/13/03

Helium.02

**00-0505-** EDF IN 05/11/00 BAEZ, H. Install and Run A Closed on
5/31/00 by 06/21/00

Distributed Denial of RTSC.

Service Trojan

Detection Tool on

Baseline Solaris

Systems

**00-0506-** SCDV II 05/11/00 HOOD, M. Update Ticket RM_13, A E-mail
received 10 May 03/13/03

Update ESDT 2000 from Cheryl

Derrington. Updates were

incorporated and posted.

**00-0507-** M&O II 05/11/00 WINSTON, E. Test Exec. 5A.06 A Work
complete 02/13/03

Faun RoadRunner.01

(Mutex remains locked

when thread is

canceled) for DAACS

**00-0508-** SCDV II 05/11/00 HOOD, M. Update Release A E-mail received
10 MY 03/13/03

Capability to Ticket 2000 from Cheryl

Mapping Derrington. Updates were

incorporated and posted.

**00-0509-** EDF IN 05/11/00 BAEZ, H. Install and Test A Closed by an
E-Mail from 08/29/00

Standard inetd RTSC that all actions have

Configuration File, for been completed.

security, in

Functionality Lab

**00-0510-** EDF IN 05/11/00 DHARIA, R. Install Solaris 2.5.1 A Closed
on 5/21/00 by 06/21/00

Security/Print/JRE RTSC.

O/S Kernel Patches in

Funct. Lab and

String2 Machines

**00-0511-** M&O II 05/11/00 SMEDSMO, J. Added Functionality Work
complete 02/13/03

for MISR EDG

Searches

**00-0512-** SCDV II 05/11/00 ORTIZ, T. Deliver Lithium.01 test A Closed
as OBE. 03/13/03

Executable to SMC for

Distribution to PVC

and VATC

**00-0513-** SCDV II 05/11/00 WINSTON, E. Test Executable 5A.05 A Closed
as OBE. 03/13/03

Electra Phlox.05 for all

DAACs, PVC, &

VATC

**00-0514-** SCDV II 05/11/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun TransAm.01 -

MOP.001 ESDTs for

LarC and other

DAACs, VATC, &

PVC

**00-0515-** SCDV II 05/11/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun StingRay.01 \--

AST.002 ESDTs for

EDC & other DAACs,

VATC, & PVC

**00-0516-** SCDV II 05/11/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Viper.01 (DDist

NCRs) for all DAACs

and VATC

**00-0517-** M&O II 05/11/00 WINSTON, E. Test Executable 5A.06 Work
complete 02/13/03

Faun Barracuda.03

w/JRE Update for

EDC (JDT w/JRE 1.2

and Solaris patches)

**00-0518-** SCDV II 05/11/00 MACLIN, V. Add new 5B Patch A CCR VDB
files have been 05/22/00

Ticket RH_BP-01 to incorporated and posted to

the VDB the ECS VDB website.

**00-0519-** ECS I 05/11/00 MARINELLI, D. Baseline the ICD Delivered to
GSFC on 05/23/00

Between EMOS and 5/23/00

SDPS

**00-0520-** SCDV II 05/11/00 PRIVOR, H. PVC Baseline W 05/17/00

Updates

**00-0521-** EDF IN 05/11/00 DHARIA, R. Install/Replace Beta A Closed by
RTSC on 05/23/00

Version of Purify 4.5 5/23/00.

for IRIX 6.5 under

tools (automount) for

EDF & PVC

**00-0522-** M&O II 05/11/00 DHARIA, R. Update DAAC A Work complete
02/13/03

Baseline Hardware

Mapping Documents

for 5B

**00-0523-** SCDV II 05/11/00 WINSTON, E. Test Exec. 5A.06 A Closed as
OBE. 03/13/03

Faun GTX.02 Delivery

to DAACs and VATC

**00-0524-** SCDV II 05/11/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun 280Z.01.

(Delivery to DAACs

and VATC)

**00-0525-** M&O II 05/11/00 ORTIZ, T. Deliver Formula.01 to A Work
complete 02/13/03

SMC for Distribution

to EDAAC

**00-0526-** SCDV II 05/11/00 GARRETT, M. Incorp. COTS, A Baselined and
Posted to 05/16/00

Compiler and Solaris the webb.

OS Patch Baseline

Chgs to the (5A)

DAACs, (5B-1) VATC

& 5B PVC

**00-0528-** M&O II 05/12/00 STENNAAS, G. EDAAC Pull Disk on Work
complete 02/13/03

e0acg01 needs

additional disk

**00-0529-** SCDV II 05/12/00 SCHESSLER, J. Update VDB to Align A CCR
VDB files have been 05/22/00

with Approved ECS- incorporated and posted to

DAS Interface the ECS VDB website.

Requirements \_

**00-0530-** SCDV II 05/12/00 SCHESSLER, J. Update VDB to match A CCR
VDB files have been 05/22/00

Approved VO IRD incorporated and posted to

Requirements the ECS VDB website.

**00-0531-** SCDV II 05/12/00 SCHESSLER, J. Update SAGE III MOX A CCR
VDB files have been 05/22/00

IRD Requirement in incorporated and posted to

the VDB the ECS VDB website.

\_

\_

**00-0532-** SCDV II 05/12/00 SCHESSLER, J. Update SIPS A CCR VDB files
have been 05/22/00

Requirements in VDB incorporated and posted to

to Align with Approved the ECS VDB website.

Documentation

**00-0533-** SCDV II 05/12/00 SCHESSLER, J. Align VDB with A CCR VDB
files have been 05/22/00

Documented NOAA incorporated and posted to

IRD Requirements the ECS VDB website.

**00-0534-** SCDV II 05/12/00 OTRANTO, J. Update VDB with A CCR VDB
files have been 05/22/00

EVRs for Critieras incorporated and posted to

1424, 1614, and 1633 the ECS VDB website.

**00-0535-** SCDV II 05/15/00 NORRIS, T. Level 3 Reconcilliation A CCR
VDB files have been 05/22/00

changes and incorporated and posted to

traceability to the ECS VDB website.

associated tickets.

**00-0536-** SCDV II 05/15/00 ORTIZ, T. Deliver A Closed as OBE.
03/13/03

Mendelevium.01 to

SMC for distribution to

VATC

**00-0537-** ECS I 05/15/00 MOORE, M. Operations Support Delivered to
GSFC on 06/12/00

Software 6/12/00

**00-0538-** SCDV II 05/15/00 BREWSTER, J. Update VDB to add A CCR VDB
files have been 05/22/00

Release 6A test cases incorporated and posted to

and Criteria mappings the ECS VDB website.

**00-0539-** SCDV II 05/15/00 WINSTON, E. Test Exec 5A.06 Faun A Closed
as OBE. 03/13/03

GTX.03 (Adds NCR

26508 to others

included in GTX.02).

Delivery to DAACS

**00-0540-** EDF IN 05/15/00 PURVIS, L. Move S0mos02 to A CR Number
000540 has 06/13/00

DMZ been CLOSED.

\_

PROBLEM SUMMARY

\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Move s0mos02 to DMZ

**00-0541-** EDF IN 05/15/00 PURVIS, L. DDTS Code Change A E-Mail
received from C. 08/07/00

Whitaker notifiing CM that

the DDTS code was

implemented on 8/7/00.

**00-0542-** SCDV IN 05/16/00 DHARIA, R. Install SQS 3.2.2 on USER
INFORMATION 06/15/00

PVC machine \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

poacg05 Closed by: fwatson on

05/18/00 10:36:37

Office Number: RTSC

Telephone: 1052D

E-Mail:

fwatson@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

This work was completed

on Monday 5-15-00 prior to

the Publishing of this CCR

to the PRS System.

\_

\_

**00-0543-** M&O II 05/16/00 PETERS, B. Baseline Engineering A Work
complete 02/13/03

Technical Directive

(ETD) for SGI

Semaphores update

**00-0544-** M&O II 05/16/00 PETERS, B. Baseline Microcode A Work
complete 02/13/03

Upgrades for STK

Systems

**00-0546-** M&O II 05/16/00 LAKE, G. DUE to Collect Daily Work complete
02/13/03

Archive Volume

Statistics

**00-0547-** SCDV II 05/16/00 ORTIZ, T. Deliver A Closed as OBE.
03/13/03

Mendelevium.02 to

SMC for distribution to

VATC

**00-0548-** SCDV II 05/17/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Fairlane.01

(Data Files On Stage

Disk Files On

**00-0549-** ECS I 05/17/00 SCHROEDER, C. Support Architecture ESD #101
accepted as 03/13/03

Analysis proposed. See new

ACCESS ROM database

on U: drive for additional

info.

**00-0550-** SCDV II 05/17/00 HOOD, M. Update Ticket A Closed as OBE.
Approved 03/13/03

EN_6A_01 Tape VDB #96 letter delivered on

Ingest of IGS Browse May 24, 2000. Response

data and Metadata was either not received or

not logged.

**00-0551-** SCDV II 05/17/00 MACLIN, V. Add new 5B Patch A Closed as
OBE. Approved 03/13/03

Ticket EN_BP_01 to VDB #96 letter delivered on

the VDB May 24, 2000. Response

was either not received or

not logged.

**00-0552-** EDF IN 05/18/00 LANGE, K. ClearCase VIEW and A Close as
OBE. According 04/01/03

VOB Servers need to BJ all tasks have been

patch upgrade completed for the year

2000\.

**00-0553-** EDF IN 05/18/00 DHARIA, R. Install security patch Closed on
7/24/01. 07/24/01

104960-02 on all Sun

machines in IDG cell

**00-0554-** EDF IN 05/18/00 DHARIA, R. Install Solaris 2/5/1 Closed on
5/22/00 by 06/21/00

Security/Print/JRE RTSC.

O/S kernel patches in

Funct. Lab and string2

machines

**00-0555-** M&O II 05/18/00 ORTIZ, T. Deliver A Work complete 02/13/03

Mendelevium.03 to

SMC for distribution to

VATC for ASTER

Testing

**00-0556-** EDF IN 05/19/00 DOBBINS, G. Database Monitoring A Closed by
an E-Mail from 10/04/00

in PVC alevi on 08/21/00.

**00-0557-** EDF IN 05/19/00 DHARIA, R. Upgrade all Sybase A Closed by
previous entry in 02/13/03

server (Sun and SGIs) CDMTS.

from 11.0.3.3 to

11.5.1 in VATC

**00-0558-** M&O II 05/19/00 SWENTEK, L. Release Perl (Version Withdrawn
by Originator. 05/19/00

5.005_03) CCR 00-0313A was issued

Maintenance Upgrade to keep the Perl Package

for the ECS Project together.

**00-0559-** M&O II 05/19/00 AUSDEN, H. Upgrade Portmap and A Baselined
and posted to 05/31/00

Program Register for the WEB.

5B

**00-0560-** SCDV II 05/19/00 PETERS, B. Baseline ECS Secure A Closed by
an E-Mail from 10/25/00

Shell 2.0 last DAAC to do install

on 10/25/00.

**00-0562-** SCDV II 05/22/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun GrandAm.01

Delivery to DAACs

and VATC

**00-0563-** SCDV II 05/22/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Edsel.01 (Pull

Monitor Clean-up).

Delivery to DAACs

and VATC.

**00-0564-** ECS I 05/23/00 SCHROEDER, C. Implement EASE Grid Delivered
to GSFC on 06/13/00

into HDF_EOS 6/13/00

**00-0565-** ECS I 05/23/00 SCHROEDER, C. Modify DEM Delivered to GSFC
on 06/13/00

Conversion Code 6/13/00

**00-0566-** SCDV II 05/23/00 NORRIS, T. Deletion of AM1 IRD 06/21/00

requirements from

VDB

**00-0567-** SCDV II 05/23/00 SCHESSLER, J. Add EDC IRD A Closed as OBE.
Approved 03/13/03

Requirements to VDB VDB #98 letter delivered on

June 5, 2000. Response

was either not received or

not logged.

**00-0568-** SCDV II 05/23/00 PRIVOR, H. PVC Baseline COTS A Documents
posted to EBIS. 03/13/03

Updates - Follow-up

PCA

**00-0571-** M&O II 05/24/00 DHARIA, R. Sybase Adaptive A All actions
complete, 08/24/00

Server Enterprise closed 8/24/00.

11.5.1 Maintenance

Upgrade for HP for the

ECS Project

**00-0572-** M&O II 05/24/00 WINSTON, E. Test Exec. 5A.06 A Work
complete 02/13/03

Faun Celica.01 (20

MISR, version 199,

ESDTs Required for

LaRC. Del. to DAA

**00-0573-** M&O II 05/24/00 COLE, R. EDC IRIX Transition A Work
complete. 04/04/03

Equipment

**00-0574-** M&O II 05/24/00 TILLIE, A. Permanent Relocation A Work
complete. 04/04/03

of ECS and M&O

Equipment into LAN

Management Systems

**00-0575-** M&O II 05/24/00 LAKE, G. Create VDB Database A DUE for info
only. 05/31/00

in TS2 Mode

**00-0576-** M&O II 05/24/00 WINSTON, E. Test Executable 5A.06 A Work
complete 02/13/03

Faun Lancia.02

(delete DPR

problems)

**00-0578-** SCDV II 05/25/00 HOOD, M. RS_6A_06 Ingest of A CCR 00-0578
changes 05/31/00

6A Data Types have been posted to the

ESDIS Webb

Site on 05/31/00.

**00-0579-** EDF IN 05/25/00 AUSDEN, H. Bring PVC Irix 6.5 and A All
actions completed, 08/24/00

AMASS up to 5B colsed on 8/24/00.

Baseline

**00-0580-** SCDV II 05/30/00 DHARIA, R. Install Solaris 2.5.1 A Closed
on 7/24/01. 07/24/01

Security/Print/JRE

O/S kernell patches

for VATC SUN

machines

**00-0581-** SCDV IN 05/30/00 DHARIA, R. Install 2 DBX A Work complete.
03/13/03

debugger patches on

miami machine in IDG

cell

**00-0582-** SCDV II 05/30/00 WINSTON, E. Test Exec. 5A.06 A Closed as
OBE. 03/13/03

Faun Fairlane.02 for

del. to DAACs and

VATC. Re-issue of

Fairlane.01 Topic

**00-0583-** SCDV II 05/30/00 ORTIZ, T. Test Executable A Closed as OBE.
03/13/03

Nobelium.01 for PVC.

(Ingest Problems)

**00-0585-** SCDV II 05/30/00 WINSTON, E. Test Exec. 5A.06 Closed as
OBE. 03/13/03

Faun DeuceCoupe.01

for Del. to DAACs and

VATC. Changes to

Planning Editor

**00-0588-** ECS I 05/31/00 MARINELLI, D. AIRS Ancillary Date
Transferred to the ACCESS 03/26/03

Requirement Change Database.

**00-0589-** ECS I 05/31/00 DALY, C. Update F&PRS Transferred to the
ACCESS 03/26/03

Launch Dates (Aura, Database.

et al)

**00-0590-** SCDV II 05/31/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun GrandAm.02

(Address fields

passing wrong info.

and Wrong center pt.

for L

**00-0591-** SCDV II 05/31/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Duster.01 for

Delivery to DAACs

and VATC. Add

additional code to

insert t

**00-0592-** EDF IN 05/31/00 AUSDEN, H. Create a fourth mode A CLOSE
DESCRIPTION 06/21/00

(TS3) in the VATC \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

CCR Completed - 4th

mode created in the VATC.

**00-0594-** EDF II 06/01/00 COLE, R. Relocate Gigabit A close by E-Mail
from RTSC 08/18/00

Ethenet cards on 8/15/00.

**00-0595-** EDF IN 06/01/00 COLE, R. Reconfigure kidnaped A Close as
OBE. According 04/01/03

RAID to BJ all tasks have been

completed for the year

2000\.

**00-0596-** SCDV II 06/01/00 RUBENACKER, J. Update VDB to delete A
Closed as OBE. Approved 03/13/03

incorrect Release 5B VDB #98 was delivered

criteria-to-test case June 5, 2000. ESDIS

mappings and response was not received

unnecessary test or not logged in the VDB

cases log book.

**00-0597-** M&O II 06/02/00 COLE, R. Install SGI Console Work complete
02/13/03

Manager

**00-0598-** SCDV II 06/02/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Testarossa.01

for

**00-0599-** SCDV IN 06/02/00 SWENTEK, L. Legato upgrade A Testing was
completed. 03/13/03

testing in VATC SMC

**00-0600-** SCDV II 06/02/00 COLE, R. Legato Testing in A Closed
7/24/01. 07/24/01

VATC , SMC, SGI

Client Required

**00-0601-** SCDV IN 06/02/00 COLE, R. Change p0acg05 A Done by Sarah
and Allen. 11/17/00

SYBASE RAID to look Message received from

like a DAAC alevi on Mon, 30 Oct 2000

09:58:55 -0500 (EST).

**00-0602-** ECS I 06/05/00 GOFF, T. ACRIM ICD Revision Delivered to
GSFC on 06/19/00

6/19/00

**00-0603-** SCDV II 06/05/00 HAYNES, R. Verify Secure Shell A
Verification completed. 03/13/03

Functionality on Cisco

IOS 12.1T

**00-0604-** SCDV II 06/05/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Testarossa.02 to

DAACs and VATC.

.02 adds DaraBase

Consistency Check

**00-0605-** M&O II 06/06/00 DHARIA, R. Sybase Adaptive A Red-lines
added to the 08/29/00

Server Enterprise documents 910-TDA-003

11.5.1.Maintenance and 920-TDX-002.

Upgrade for SUN/SGI

hosts for ECS project

**00-0605A** SCDV II 07/28/00 DHARIA, R. Sybase ASE A Documents have
been 11/04/02

11.5.1/SQL Server posted to WEB and ECOs

Monitor (for New have been completed.

install Rev. A) Maint.

upgrade for SUN/SGI

**00-0606-** SCDV IN 06/06/00 SCHUSTER, A. Upgrade the XRP-II A Work was
completed. 03/13/03

training system on

dipe1sun to v3.1.3

**00-0607-** SCDV IN 06/06/00 SIYYID, A. Install Sybase A Received
notification from 07/17/00

database for ASTER RTSC.

ACVS PGE on PVC

**00-0608-** SCDV IN 06/06/00 DHARIA, R. Increase swap space A USER
INFORMATION 06/15/00

on development \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

compile/build Closed by: rseay on

machines 06/14/00 09:13:31

Office Number:

Telephone: 0872

E-Mail:

rseay@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

finished

**00-0609-** EDF IN 06/07/00 HYDE, D. Sybase Patch A From: BJ Kimball
01/06/03

Installation and \<bkimball@eos.east.hitc.co

Sybase Server de- m\>

Installation Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/12/00.

**00-0610-** M&O II 06/07/00 LINDSEY, C. Update Disk & Raid A Documents
baselined and 06/09/00

Partitioning Diagram posted to WEB.

for Sybase 11.5.1

Upgrade

**00-0611-** M&O II 06/07/00 LINDSEY, C. Request reposting of A CCR
renamed document 06/14/00

914-TDA-125 \"Sybase 914-TDA-125 to 914-TDA-

Adaptive Server 135. CCR 00-0614

11.5.1 and Replication contains the new

Server 11.5.1 document.

**00-0612-** SCDV II 06/08/00 MACLIN, V. Modify 6A Ticket for A Closed
as OBE. Approved 03/25/03

Attached DPR VDB #99 was delivered

June 12, 2000. ESDIS

response was not received

or not logged in the VDB

log book.

**00-0613-** M&O II 06/08/00 WINSTON, E. Test Executable 5A.06 A Work
complete 02/13/03

Faun 442Olds.01

MODIS ESDTs for

Delivery to EDC

**00-0614-** M&O II 06/08/00 LINDSEY, C. Re-Install Replication A
Documents have been 11/04/02

Server 11.5.1 and posted to WEB and ECOs

Replication Server have been completed.

Manager at the

DAACS

**00-0615-** ECS I 06/08/00 SCHROEDER, C. Support EDGRS Delivered to
GSFC on 06/13/00

6/13/00

**00-0616-** SCDV II 06/08/00 WINSTON, E. Turnover of 5B.03 to A Closed
as OBE. 03/13/03

Test. Provide to VATC

and PVC

**00-0617-** M&O IN 06/09/00 HAYNES, R. Enable IP Don\'t A Work complete
02/13/03

Fragment Bit on FDDI

Attached SGIs

**00-0618-** M&O II 06/09/00 HAYNES, R. Install Catalyst 6000 A Work
complete 02/13/03

Ethernet Switch at

LaRC

**00-0619-** EDF IN 06/09/00 AUSDEN, H. Corrections to the A From: BJ
Kimball 01/06/03

VATC SGI Baseline \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/25/00.

**00-0620-** M&O II 06/09/00 WINSTON, E. Test Executable 5A.05 A Work
complete 02/13/03

Electra Phlox.06 for all

DAACs, VATC, and

PVC

**00-0621-** ECS II 06/12/00 POOLE, C. Resubmission of CM A Document
posted to the 06/07/01

Plan (102-CD-003) to WEB.

Incorporate

Responses to

ESDIS\'s Comments

**00-0622-** ECS I 06/12/00 MARINELLI, D. Fix for NCR 25911 Delivered to
GSFC on 06/28/00

6/28/00

**00-0623-** M&O II 06/12/00 WINSTON, E. Test Executable 5A.06 A Work
complete 02/13/03

Faun Testarossa.03

for Delivery to DAACs

and VATC. .03

corrects Science Data

S

**00-0624-** ECS I 06/13/00 SEATON, B. NCCDS MOCs ICD Delivered to GSFC
on 06/19/00

Rev Flowdown 6/19/00

Change to the EDOS

EGS ICD

**00-0625-** EDF IN 06/13/00 KOENIG, B. Add ptdrg03 to the A From: BJ
Kimball 01/06/03

DCE cell \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

6/23/00.

**00-0629-** M&O II 06/13/00 WINSTON, E. Test Exec. 5A.06 A Work
complete 02/13/03

Faun Barracuda.03

w/JRE Update for

EDC (JDT w/JRE1.2

and Solaris Patches)

**00-0629A** M&O II 06/13/00 WINSTON, E. Test Exec. 5A.06 A Work
complete 02/13/03

Faun Barracuda.03 for

EDC

**00-0630-** M&O II 06/13/00 WINSTON, E. Test Exec. 5A.06 A Work
complete 02/13/03

Faun 442Olds.02

MODIS ESDTs for

Delivery to EDC. .02

corrects valids

problems

**00-0631-** EDF IN 06/13/00 DHARIA, R. Upgrade SUnWsPRO A From: BJ
Kimball 01/06/03

Compiler on BMW to \<bkimball@eos.east.hitc.co

version 4.2 m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

6/26/00.

**00-0632-** EDF IN 06/13/00 SWENTEK, L. Install perl 5.005_03 A From:
BJ Kimball 01/06/03

modules in EDF \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date 7/6/00.

**00-0632A** EDF IN 06/26/00 SWENTEK, L. Install perl 5.005_03 A Close
as OBE. According 04/01/03

modules in EDF to BJ all tasks have been

completed for the year

2000\.

**00-0633-** EDF IN 06/13/00 SWENTEK, L. Need sudo for HPOV A
\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-- 06/15/00

commands in EDF Closed by: dcompton on

06/14/00 14:22:51

Office Number: RTSC

Telephone: 1043

E-Mail:

dcompton@eos.hitc.com

\_

CLOSE DESCRIPTION

\-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Action has been completed.

**00-0634-** SCDV II 06/13/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun GrandAM.03

Delivery to DAACs

and VATC.

**00-0635-** SCDV II 06/13/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Edsel.01a (Pull

Monitor Clean-up).

Delivery to EDC only.

**00-0636-** SCDV II 06/14/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Testarossa.04

for Delivery to VATC.

(.04 corrects Science

Data Server)

**00-0637-** EDF IN 06/14/00 DHARIA, R. Mirgrate A From: BJ Kimball
01/06/03

stmgtdb1_TS3 from \<bkimball@eos.east.hitc.co

t1icg03 to t1acg04 m\>

and remove dbccdb Attached is a spreadsheet

from t1icg03 showing closed CCRs that I

can actually track on our

system. Close date

6/15/00.

**00-0638-** SCDV II 06/15/00 WINSTON, E. Turnover of 5B.03 to A Closed
as OBE. 03/13/03

Test. Provide to

VATC and PVC. (Rev

A.)

**00-0639-** M&O II 06/15/00 STRUB, R. Search_duplicates.pl A Work
complete 02/13/03

**00-0640-** M&O II 06/15/00 COLE, R. Install IRIX transition A Work
complete 02/13/03

hardware at EDC,

GSFC

**00-0641-** SCDV II 06/15/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun DeuceCoupe.02

for Delivery to DAACs

and VATC. Fixes not

resolved by Deuce

**00-0642-** M&O II 06/15/00 COLE, R. Memory upgrade for A Work complete
02/13/03

JAVA DART Toolkit in

VATC, EDC

**00-0643-** SCDV II 06/16/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun 455Rocket.01

for delivery to DAACs

and VATC. Fix to

FTPDist Server.

**00-0644-** EDF IN 06/16/00 MOLINET, M. Convert Six X- A CLOSE
DESCRIPTION 06/21/00

Terminals in Lab \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Room 1028 from the CCR Completed - 5 Xterms

EDF to the VATC moved to VATC - only 5

Network available

ports.

**00-0645-** EDF IN 06/16/00 DHARIA, R. Legato Networker CLOSE
DESCRIPTION 06/21/00

upgrade in PVC to \-\-\-\-\-\-\-\-\-\-\-\-\-\-\-\--

Version 5.5.1 All PVC machines have

been upgrade to Networker

5.5.1 (w/patch) successfully

\_

\_

**00-0646-** EDF IN 06/16/00 DHARIA, R. Install Data Architect A Closed
as OBE. According 04/01/03

and MetaWorks of to BJ all tasks have been

Power Designor completed for the year

2000\.

**00-0647-** EDF IN 06/16/00 DHARIA, R. Move baseline version A From: BJ
Kimball 01/06/03

of SQS to \<bkimball@eos.east.hitc.co

/usr/ecs/\<mode\>/cots/ m\>

sqs_322/bin in EDF Attached is a spreadsheet

and VATC showing closed CCRs that I

can actually track on our

system. Close date 7/5/00.

**00-0649-** EDF IN 06/16/00 DHARIA, R. Change the DBO login CCR closed
on 6/20/00. 06/21/00

to have SSO role Removed document 920-

TDx0013 series from EBIS

and updated with new

doucument 910-TDA-002.

**00-0650-** M&O II 06/16/00 AUSDEN, H. Replacement of the A Work
complete 02/13/03

Custom Config.

Parameters Baseline

**00-0651-** ECS I 06/19/00 MOORE, M. Spatial Subscription Transferred
to the ACCESS 03/26/03

Prototype 1 Database.

**00-0652-** ECS I 06/19/00 MOORE, M. Cost AIRS Capacity Delivered to
GSFC on 07/10/00

Enhancements 7/10/00

**00-0653-** ECS I 06/19/00 WATT, W. L7 Requirements Delivered to GSFC
on 07/18/00

Updates: IRD, ICD 7/18/00

F&PRS

**00-0654-** SCDV II 06/20/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Acacia.01 EASI

Scripts (MSS/CSS) for

Transition. Delivery to

the VATC

**00-0655-** ECS I 06/20/00 MOORE, M. S4P Integration ROM No. 00-0655.
Refer to 03/13/03

Prototype the ROM ACCESS

database on the U drive.

**00-0656-** SCDV II 06/20/00 WINSTON, E. Test Executable5B.04 A Closed
as OBE. 03/13/03

Baobab.01 Registry

Database Problems.

For Delivery to VATC

**00-0657-** SCDV II 06/21/00 WINSTON, E. Test Executable 5B.04 Closed
as OBE. 03/13/03

Cedar.01 Toolkit fixes:

update_leapsec &

core mkcfg

(pgs\_\*\_env\_\*). For

Delive

**00-0657A** SCDV II 06/22/00 WINSTON, E. Test Executable 5B.04 Closed
as OBE. 03/13/03

Cedar.01 Toolkit fixes:

update_leapsec &

core mkcfg

(pgs\_\*\_env\_\*). For

Delive

**00-0658-** SCDV II 06/21/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Firebird.03 for

Delivery to DAACs

and VATC.

**00-0659-** M&O II 06/21/00 WINSTON, E. Turnover of 5B.03 A Document
delivered 05/09/01

Abacus for PSR. 6/28/00. DB updated 5/9/01

Provide to DAACs, to reflect status.

VATC and PVC.

**00-0660-** SCDV II 06/21/00 AUSDEN, H. Upgrade Sybase to A All ECOs
complete, tar file 03/13/03

11.5.1.1 on p0acg05 made available.

**00-0661-** EDF IN 06/21/00 DHARIA, R. Install Sybase A From: BJ
Kimball 01/06/03

11.5.1.1 on comanche \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

6/24/00.

**00-0662-** SCDV II 06/21/00 MACLIN, V. Add new 5B Patch A Date: Mon,
17 Mar 2003 03/25/03

Ticket EN_BP_02 to 18:44:40 -0500

the VDB From: Mary Harris

\<mharris@eos.east.hitc.co

m\>

I can say with some

confidence that CCRs 00-

0662 and 00-0733 have

been implemented into the

VDB. These CCRs direct

the addition of tickets that

currently appear in the

VDB.

**00-0664-** SCDV II 06/21/00 ORTIZ, T. Deliver 5B.04 A Closed as OBE.
03/13/03

Desertwillow.01 to

SMC for distribution to

PVC and VATC

**00-0665-** ECS II 06/21/00 SCHESSLER, J. CDRL Delivery: ICD A Document
posted to the 06/07/01

for Machine-to- WEB.

Machine Search and

Order Gateway

**00-0666-** ECS I 06/22/00 SIGMAN, C. EOSDIS Security Refer to ROM
ACCESS 03/13/03

Policy Revision database on U drive.

**00-0667-** M&O II 06/22/00 COLE, R. Install IRIX transition A Work
complete 02/13/03

hardware (SGI Fast

ethernet VME boards)

at NSIDC, LaRC

**00-0668-** SCDV II 06/22/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Eucalyptus.01 CSS

changes for the

Registry Population

Tool. For Delivery to

**00-0669-** EDF IN 06/22/00 DHARIA, R. Need sudo privileges A From: BJ
Kimball 01/06/03

for fixing NCR related \<bkimball@eos.east.hitc.co

to Autosys m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

6/26/00.

**00-0670-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A
Withdrawn by Originator. 06/27/00

Baobab.02 Registry Tar Files were never sent

Database Problems. out from Landover. Copy

.02 adds new feature. of request is in folder.

**00-0671-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Inkwood.01 (DM

Gateway searches,

Address fields passing

wrong (contact) info

**00-0672-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Juniper.01 for Delivery

to DAACs and VATC.

Corrects Reduced

DPR throughout du

**00-0673-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Acacia.02 Db Verify

scripts & Scripts

(MSS/CSS) for

Transition. Delivery to

t

**00-0674-** SCDV II 06/23/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun VWRabbit.01 for

delivery to DAACs and

VATC. 2 MODIS desc.

files for EDC a

**00-0675-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Hemlock.01 Pull

Monitor Clean-up.

Delivery to DAACs

and VATC.

**00-0676-** SCDV II 06/23/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun Edsel.02. Pull

Monitor Clean-up.

Delivery to DAACs

and VATC.

**00-0677-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Filbert.01 for delivery

to DAACs. ESDT and

valids files.

**00-0678-** SCDV II 06/23/00 WINSTON, E. Test Executable 5B.04 A Closed
as OBE. 03/13/03

Guava for Delivery to

DAACs and VATC.

Fixes for PLS and

DPS.

**00-0679-** SCDV II 06/23/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/13/03

Faun DeuceCoupe.03

for Delivery to DAACs

and VATC. Fixes for

PLS

**00-0680-** SCDV II 06/23/00 HAYNES, R. Add Six X-terms to CCR was
withdrawn. 03/13/03

VATC

**00-0682-** EDF IN 06/23/00 LINEHAN, S. Upgrade to Irix 6.5.6 A Closed
on 7/24/01. 07/24/01

on Five Challenges

and One Indigo in the

PVC

**00-0683-** SCDV II 06/26/00 NORRIS, T. Correction of L4 A Closed as
OBE. Approved 03/25/03

identification, due to VDB #101 was delivered

duplication in VDB fo June 28, 2000. ESDIS

release 5B and 6A response was not received

or not logged in the VDB

log book.

**00-0684-** SCDV IN 06/26/00 SIMMONS, K. Install of Power A Work
complete. 03/13/03

Builder 6/0 on server

to support Virtual

Dash Board Team

development activities

**00-0685-** SCDV II 06/26/00 NAKAMURA, E. Modify Ticket: V0 E-mail
received 11 Aug 03/13/03

Gateway 2000, from Cheryl

Enhancements Derrington. Updates

EN_6A_02 incorporated and posted.

**00-0685A** SCDV II 07/06/00 NAKAMURA, E. Modify 6A Ticket : Revision A
not necessary. 07/21/00

V0Gateway The \"-\" version will be

Enhancements submitted to the CCB.

EN_6A_02

**00-0686-** EDF IN 06/26/00 HAYNES, R. Add five X-Terms to A Document
baselined and 07/20/00

VATC posted to WEB.

**00-0687-** M&O II 06/26/00 CREECY, R. Publication of the ECS A Work
complete 02/13/03

Operational

Readiness Plan for

the PM-1/Aqaua

Mission Document

**00-0688-** EDF IN 06/27/00 JOHNSON, M. Create and drop a A From: BJ
Kimball 01/06/03

Registry database for \<bkimball@eos.east.hitc.co

development on m\>

\'delaware_srvr\' Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/17/00.

**00-0689-** SCDV II 06/27/00 CORBETT, M. COTS Baseline A Updates have
been made. 03/13/03

Changes

**00-0690-** SCDV II 06/27/00 WINSTON, E. Release five 5B.04 A Closed as
OBE. 03/13/03

Test Exec. (previously

released and tested in

the VATC) for delivery

to the

**00-0690A** SCDV II 07/06/00 WINSTON, E. Rev. A - Update Test A CCR
required redelivery of 03/13/03

Executable Installation Install instruction. ECO was

Instructions that were completed.

released to DAACs,

PVC and VATC

**00-0691-** SCDV II 06/27/00 WINSTON, E. Test Exec. 5B.04 A Closed as
OBE. 03/13/03

Acacia.03 Five

DbVerify scripts from

Acacia.02 have now

been re-merged.

Delive

**00-0693-** EDF IN 06/27/00 DHARIA, R. Replace Beta Version A Received
notification from 07/17/00

of Purify 4.5 with GA RTSC.

Version of Purify 4.5

for IRIX 6.5

**00-0695-** ECS I 06/28/00 PFISTER, R. Seamless User Delivered to GSFC
on 07/18/00

Registration Update 7/18/00

**00-0696-** SCDV II 06/28/00 WINSTON, E. Test Executable 5b.04 A Closed
as OBE. 03/13/03

Eucalyptus.02

(Eucalyptus.01 is

obsolete) CCS

changes for the

Registry Populat

**00-0697-** ECS I 06/29/00 PFISTER, R. Mods for Search by Delivered to
GSFC ON 08/03/00

AIRS Browse

Summary

**00-0698-** SCDV II 06/29/00 JOHNSON, M. Create data and log A All ECOs
have been 03/13/03

space for completed and closed.

EcCsRegistry

database at the

DAACs on the icg

servers

**00-0699-** ECS I 06/30/00 MICHAEL, K. Change Delivered to GSFC on
08/04/00

AMSR/AMSR-E L1A 7/24/00

Shortnames

**00-0700-** SCDV II 06/30/00 WINSTON, E. Test Exec. 5B.04 A Closed as
OBE. 03/13/03

Acacia.04 Add

ESDT.tcl file to

Acacia. Deliver to

DAACs, VATC, PVC

**00-0701-** EDF IN 06/30/00 SWENTEK, L. Install perl 5.005_03 A From:
BJ Kimball 01/06/03

modules for IRIX 6.5 \<bkimball@eos.east.hitc.co

in VATC m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/25/00.

**00-0702-** EDF IN 06/30/00 SWENTEK, L. Install ClearCase Closed by an
E-Mail from 10/04/00

v.3.2.1 Upgrade in jarmstro on 10/02/00.

VATC

**00-0703-** EDF IN 06/30/00 SWENTEK, L. Install Adobe Acrobat Received
notification from 07/17/00

Reader v.4.05 for IRIX RTSC.

6.5 in EDF

**00-0704-** M&O II 07/06/00 COLE, R. Correct NSIDC disk A Work complete
02/13/03

configs for ICG, ACG

after Sybase 11.5.1

upgrad

**00-0705-** SCDV II 07/06/00 DAVARYA, F. 6A SSRP A Doc. 334-CD-600-003
03/13/03

delivered 07/12/00, posted

to EDHS 07/12/00.

**00-0707-** SCDV II 07/06/00 PETERS, B. Update VATC NFS A Received
notification from 07/17/00

Mount Points RTSC.

**00-0708-** SCDV II 07/07/00 PRIVOR, H. Baseline Updates A Documents
posted to EBIS. 03/14/03

**00-0709-** SCDV II 07/07/00 CORBETT, M. Technical Directive to A All
ECOs for DAACs have 03/14/03

Remove DCE Cell been completed.

Manager Host Agent

on IRIX 6.5 SGIs

**00-0711-** M&O II 07/07/00 WINSTON, E. Test Executable 5B.04 A TE
delivered and CCR 02/14/03

Acacia.05 Add posted to web 07/13/00.

changes for transition

to the Subscription

Server scripts and db

**00-0711A** SCDV II 07/14/00 WINSTON, E. Rev. A updates the Work
complete 02/13/03

installation

instructions for Test

Executable 5B.04

Acacia.05.

Documentation to D

**00-0711B** M&O II 07/19/00 POOLE, C. Test Exec. 5B.04 A Work complete
02/13/03

Acacia.05. Rev. B.

Documentation to

DAACs, VATC, PVC -

To correct Tar Files

**00-0712-** M&O II 07/07/00 FOELL, D. Enable e0css02 root A Work
complete 02/13/03

disk mirroring (DUE)

**00-0713-** M&O II 07/07/00 THOMPSON, T. Set up security server A Work
complete 02/13/03

on production network

(DUE)

**00-0714-** M&O II 07/07/00 VERMEER, J. Add e0mop20 to the A Work
complete 02/13/03

M&O baseline and

activitate to provide

GDS file transfer

**00-0715-** M&O II 07/07/00 KUMMERER, R. Baseline the Promote A Work
complete 02/13/03

PGE Script

**00-0717-** ECS I 07/10/00 SCHROEDER, C. NPG 2810.1 Security Delivered
to GSFC on 09/19/00

Study 9/19/00

**00-0718-** ECS I 07/10/00 MARINELLI, D. Additional SSIT Delivered to
GSFC on 08/18/00

Hardware for GDAAC 8/18/00

**00-0719-** ECS I 07/10/00 MARINELLI, D. No Clear Text Delivered to
GSFC on 08/18/00

Passwords at Ames 8/18/00

Interface

**00-0720-** ECS I 07/11/00 SEATON, B. Baseline EDOS-GN Transferred to
the ACCESS 03/26/03

ICD Database.

**00-0721-** EDF IN 07/11/00 DHARIA, R. Upgrade SUNWsPRO A From: BJ
Kimball 01/06/03

Complier on BMW to v \<bkimball@eos.east.hitc.co

4.2 along with m\>

required O/S, security Attached is a spreadsheet

and DCE patches. showing closed CCRs that I

can actually track on our

system. Close date

7/24/00.

**00-0721A** EDF IN 07/20/00 DHARIA, R. Upgrade SUNWsPRO A From: BJ
Kimball 01/06/03

Complier on BMW to \<bkimball@eos.east.hitc.co

version 4.2 along with m\>

required O/S, security Attached is a spreadsheet

and DCE patches. P showing closed CCRs that I

can actually track on our

system. Close date 8/1/00.

**00-0722-** SCDV II 07/11/00 WINSTON, E. Turnover of 5B.04 A Closed as
OBE. 03/14/03

(Phase 1) to Test.

Provide to VATC and

PVC.

**00-0722A** SCDV II 08/06/00 WINSTON, E. Rev A. Provides for A Closed
as OBE. 03/14/03

the Release of 5B.04

(Sun Tar Files) to all

DAACs. Test Exec.

5B.04_SUN.01

**00-0723-** EDF IN 07/12/00 DHARIA, R. Install 2.1 GB external A From:
BJ Kimball 01/06/03

drive on delware_srvr \<bkimball@eos.east.hitc.co

m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/19/00.

**00-0724-** EDF IN 07/12/00 DHARIA, R. Need to have root A From: BJ
Kimball 01/06/03

privilege on kodiak \<bkimball@eos.east.hitc.co

machine m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/19/00.

**00-0725-** EDF IN 07/12/00 FLOYD, B. Install COTS NT Evaluation
Results received 11/27/00

hardware and on 11/27/00.

ClearQuest Sotware

**00-0726-** ECS I 07/12/00 MARINELLI, D. Add MODIS PGE55 to Delivered
to GSFC on 09/19/00

the ECS Baseline 9/19/00

**00-0728-** EDF IN 07/13/00 COLE, R. Modify p0acg05 kernal A Received
notification from 07/17/00

for additional XLV RTSC.

logical volumes

**00-0729-** EDF IN 07/13/00 COLE, R. Add D3 drive to A Closed by an
E-Mail from 09/05/00

f2dis01 RSTC that all actions are

complete on 6/5/00.

**00-0730-** SCDV II 07/13/00 DHARIA, R. Install Visual CCR number was
changed 07/21/00

Workshop 3.0 on to 00-0121F. This is part of

string2 hosts (f2ins01, the String2 package.

f2dis01,f2pls01,f2mss

01,f2acs01)

**00-0731-** SCDV II 07/13/00 DHARIA, R. Sun Solaris 2.5.1 A Closed by
an E-Mail from 10/04/00

patches Maintenance amurrell on 08/09/00.

Upgrade for ECS

Project

**00-0732-** ECS I 07/13/00 DALY, C. Put SORCE on ECS Delivered to GSFC
on 09/27/00

Contract 9/27/00

**00-0733-** SCDV II 07/14/00 MACLIN, V. Add new 5B Patch A Date: Mon,
17 Mar 2003 03/25/03

Ticket RH_BP_04 to 18:44:40 -0500

the VDB From: Mary Harris

\<mharris@eos.east.hitc.co

m\>

I can say with some

confidence that CCRs 00-

0662 and 00-0733 have

been implemented into the

VDB. These CCRs direct

the addition of tickets that

currently appear in the

VDB.

**00-0735-** SCDV II 07/14/00 WINSTON, E. Test Executable 5A.06 A Closed
as OBE. 03/14/03

Faun Firebird.04 for

Delivery to DAACs

and VATC. .04 adds

fix for NCR 27342

**00-0736-** SCDV II 07/14/00 HELTON, M. VATC IRIX transition A Closed
by an E-Mail from 10/04/00

changes jarmstro on 09/08/00.

**00-0737-** SCDV II 07/17/00 MASON, S. Update the A CCR VDB files have
been 07/20/00

requirements baseline incorporated and posted to

(VDB) to correct the the ECS VDB website.

orphaned L4s

**00-0738-** ECS I 07/17/00 ADAMS, C. Update to PM DFCD Delivered to
GSFC on 08/30/00

PDB 8/30/00

**00-0739-** SCDV II 07/17/00 PETERS, B. Release COTS test A All ECOs
complete. 03/14/03

executable for IRIX

6.2 Challenges with

Fast Ethernet

**00-0740-** M&O II 07/17/00 ARRINGTON, D. Release new 3 km A Work
complete 02/13/03

DEM-enabled SCF

toolkit the Instrument

Teams (ESD 103)

**00-0741-** M&O II 07/18/00 STENSAAS, G. Change Landsat 7 A Work
complete 02/13/03

Scene Quality

attribute

**00-0742-** M&O II 07/18/00 WINSTON, E. Test Executable 5B.04 A Work
complete 02/13/03

Filbert.02 for Delivery

to DAACs

**00-0744-** M&O II 07/19/00 COLE, R. Remove Visual A Red-lines added to
the 08/22/00

Workshop from the document 920-TDS-002

m0mss02 baseline from Action Item AC-00-

0690\.

**00-0745-** SCDV II 07/20/00 MACLIN, V. Add new 6B Ticket A CCR VDB
files have been 08/10/00

EN_6B_03 to the VDB incorporated and posted to

the ECS VDB website.

**00-0746-** M&O II 07/20/00 DHARIA, R. Tcl/Tk ver 8.0 Patch A Documents
have been 11/04/02

level 4 for IRIX 6.5 posted to WEB and ECOs

Maintenance Upgrade have been completed.

for ECS project

**00-0748-** M&O II 07/20/00 STRUB, R. Subscription Center A Work
complete 02/13/03

**00-0749-** M&O II 07/20/00 WELLS, T. Updated NSIDC A Work complete
02/13/03

Cable Management

Plan and NSIDC Floor

Plan

**00-0750-** SCDV II 07/20/00 MACLIN, V. Add New 5BP Ticket A CCR VDB
files have been 08/10/00

RH_BP_02 to the incorporated and posted to

VDB the ECS VDB website.

**00-0751-** SCDV II 07/20/00 MACLIN, V. Add New 6A Ticket A CCR VDB
files have been 08/10/00

RM-6A_08 to the VDB incorporated and posted to

the ECS VDB website.

**00-0752-** SCDV II 07/20/00 COLE, R. Correct Errors in 922- A CCR
Baselined and posted 07/24/00

TDL-009 to the WEB.

**00-0753-** EDF IN 07/24/00 BROWN, C. Request X-Term to A Closed by an
E-Mail from 10/04/00

2043G Jim Chagaris on 07/31/00.

**00-0754-** ECS II 07/24/00 RUBEL-SHUART, B ECS Acronym List A Document
delivered 10/05/00

(152-TP-001-006) 08/11/00.

**00-0755-** ECS II 07/24/00 RUBEL-SHUART, B ECS Glossary of A Document
delivered on 10/05/00

Terms (152-TP-003- 08/11/00.

003\)

**00-0757-** EDF IN 07/25/00 JOHNSON, M. Install PowerDesignor A Closed
as OBE. According 04/01/03

(DataArchitect 6.1 and to BJ all tasks have been

Netaworks 6.1) in completed for the year

cube 3010J 2000.

**00-0758-** SCDV II 07/25/00 SCHUSTER, A. Turnover of XRP-II A Closed
by an E-Mail from 10/04/00

v3.1.3 to SMC for test jarmstro on 08/09/00.

at VATC

**00-0758A** SCDV II 08/02/00 SCHUSTER, A. Turnover of XRP-II A Close as
OBE. 03/14/03

v3.1.3 to SMC for test

at VATC

**00-0759-** EDF IN 07/25/00 DHARIA, R. Install OODCE and From: BJ
Kimball 01/06/03

Roguewave under \<bkimball@eos.east.hitc.co

/tools for IRIX 65 m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

7/26/00.

**00-0760-** ECS I 07/26/00 SHROEDER, C. Cost AIRS Capacity Transferred
to the ACCESS 03/26/03

Enhancement Database.

(Response to ESD

107\)

**00-0761-** ECS I 07/26/00 SHROEDER, C. Integration of External
Delivered to GSFC on 08/28/00

Subsetting Systems 8/28/00

(Response to ESD 98)

**00-0762-** SCDV II 07/26/00 SCHESSSEL, J. Correct SAGE III A CCR VDB
files have been 08/11/00

MOC IRD Release incorporated and posted to

Information in the the ECS VDB website.

VDB

**00-0763-** SCDV II 07/27/00 WINSTON, E. Test Exec. A Closed as OBE.
03/14/03

5B.04_CSS.01 for

Del. to PVC & VATC.

Corrects Reg. Patch

Problem and sitemap

**00-0764-** M&O II 07/27/00 COLE, R. Update 920-TDN-001 A Work complete
02/13/03

to reflect transaction

activity

**00-0765-** SCDV II 07/27/00 OTRANTO, J. Add 6A Release A CCR VDB files
have been 08/10/00

Capabilities to the incorporated and posted to

VDB the ECS VDB website.

**00-0766-** SCDV II 07/27/00 OTRANTO, J. Modify Release A CCR VDB files
have been 08/10/00

Capabilities in th VDB incorporated and posted to

for ECS Release 5B the ECS VDB website.

**00-0767-** SCDV II 07/27/00 OTRANTO, J. Add 6B Release A CCR VDB files
have been 08/10/00

Capabilities to the incorporated and posted to

VDB the ECS VDB website.

**00-0768-** SCDV II 07/27/00 WINSTON, E. 5B.05 (Phase 2) to be A Closed
as OBE. 03/14/03

provided to Test in

PVC. Provide to

VATC also if needed

**00-0768A** SCDV II 08/01/00 WINSTON, E. Latest 5B.05 Version A Closed
as OBE. 03/14/03

(8/1/00) to be provided

to test in PVC.

Provide to VATC also

if needed

**00-0768B** SCDV II 08/10/00 WINSTON, E. Latest 5B.05 Version A Closed
as OBE. 03/20/03

(8/1/00) to be provided

to test in PVC.

Provide to VATC also

if needed

**00-0769-** M&O II 07/27/00 DHARIA, R. IMSL 64-bit 3.01 C A Documents
have been 11/04/02

and 4.01 Fortran posted to WEB and ECOs

Library maintenance have been completed.

upgrade for SGI IRIX

6.5 for the ECS

project

**00-0770-** M&O II 07/27/00 DHARIA, R. Legato networker A Documents
have been 11/04/02

UNIX Version 5.5.1 posted to WEB and ECOs

Maintenance Upgrade have been completed.

for the ECS Project

**00-0771-** M&O II 07/27/00 DHARIA, R. IDL 5.3 for IRIX 6.5 A Documents
have been 11/04/02

and IDL 5.3.1 for PC posted to WEB and ECOs

Maintenance Upgrade have been completed.

for the ECS Project

**00-0772-** M&O II 07/27/00 SWENTEK, L. Perl IRIX 6.5 Upgrade A
Documents have been 11/04/02

for ECS project posted to WEB and ECOs

version 5.005_03. have been completed.

**00-0773-** M&O II 07/27/00 SYED, H. DUE: Move Zebra A Work complete
02/13/03

Stripe printer

(10dip03) from PC to

unix host (10dia01).

**00-0774-** M&O II 07/27/00 ENGLE, G. DUE: Loghost for A Work complete
02/13/03

M&O and ECS

**00-0775-** M&O II 07/27/00 SYED, H. Installation/Configurin A Work
complete 02/13/03

g Sun 450 on ECS

network

**00-0776-** EDF IN 07/28/00 DHARIA, R. Install Sybase ASE A From: BJ
Kimball 01/06/03

11.5.1 on Miami and \<bkimball@eos.east.hitc.co

Camaro and SQS m\>

3.2.2 on Camaro Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date 8/1/00.

**00-0777-** EDF IN 07/28/00 SWENTEK, L. Install Adobe Acrobat A Closed
by an E-Mail from 10/04/00

Reader v.4.05 for IRIX tvo on 08/15/00.

6.5 in VATC

**00-0779-** SCDV II 07/28/00 DHARIA, R. Purify 4.5 for SGI IRIX A
Documents have been 11/04/02

6.5.6 maintenance posted to WEB and ECOs

upgrade for the ECS have been completed.

project

**00-0780-** SCDV II 07/28/00 DHARIA, R. Sybase Open Client A Documents
have been 11/04/02

version 12.0 posted to WEB and ECOs

maintenance upgrade have been completed.

for SGI for the ECS

project

**00-0780A** SCDV II 08/29/00 LINDSEY, C. Sybase Open Client A All ECOs
have been 03/21/03

version 12.0 completed.

maintenance upgrade

for SGI for the ECS

project

**00-0782-** EDF IN 07/31/00 HAUPT, S. Install 2.1 GB disk A Closed by
an E-Mail from 10/04/00

drive on pete.hitc.com tvo on 08/21/00.

**00-0783-** SCDV II 07/31/00 SCHESSLER, J. Correct Release Data A CCR
VDB files have been 08/10/00

and Interpretation Text incorporated and posted to

for DAS IRD the ECS VDB website.

Requirements in VDB

**00-0784-** SCDV II 07/31/00 SCHESSLER, J. Editorial Corrections A CCR
VDB files have been 08/11/00

to NOAA IRD Entries incorporated and posted to

in VDB the ECS VDB website.

**00-0785-** SCDV II 07/31/00 SCHESSLER, J. Correct Release A CCR VDB
files have been 08/10/00

information for SIPS incorporated and posted to

Requirements in VDB the ECS VDB website.

**00-0786-** SCDV II 07/31/00 SCHESSLER, J. Update VDB to Align A CCR
VDB files have been 08/11/00

with IRD incorporated and posted to

Requirements in ECS the ECS VDB website.

to SCF ICD

**00-0787-** M&O II 07/31/00 JOHNSON, M. Create data and log A Work
complete 02/13/03

space for

ECCsRegistry

Database at the SMC

\'m0mss16_srvr\'

**00-0788-** M&O II 07/31/00 WINSTON, E. Test Executable A Work complete
02/13/03

5B.03_JDT.01 New

JDT for EDC

**00-0789-** ECS I 08/01/00 SCOTT, S. Baseline the ECS Transferred to
the ACCESS 03/26/03

SIPS, Volume 8 ML Database.

ICD

**00-0790-** M&O II 08/01/00 BAEZ, H. Install Hewlett- A Work complete
02/13/03

Packard provided ftpd

binary to replace

current HP ftpd binary

that has several secu

**00-0793-** M&O II 08/02/00 DHARIA, R. SGI IRIX 6.5.6 A Documents have
been 11/04/02

operating system and posted to WEB and ECOs

supporting COTS have been completed.

maintenance upgrade

for the ECS project

**00-0793A** M&O II 09/08/00 CORBETT, M. Additional IRIX 6.5 A Documents
have been 11/04/02

Baseline Changes - posted to WEB and ECOs

Revision A to CCR have been completed.

00-0793

**00-0793B** M&O II 09/19/00 HELTON, M. SGI IRIX Upgradt to A Documents
have been 11/04/02

Version 6.5.9 on the posted to WEB and ECOs

g0spg10 Host have been completed.

**00-0793C** M&O II 09/28/00 HELTON, M. Clean-up Items for the A
Documents have been 11/04/02

IRIX OS Upgrade posted to WEB and ECOs

have been completed.

**00-0794-** M&O II 08/03/00 HAYNES, R. Update NSIDC A CCR baselined and
posted 08/10/00

Network to WEB.

Documentation

**00-0795-** M&O II 08/03/00 HAYNES, R. Add five SGI Hosts for A CCR
baselined and posted 08/10/00

IRIX 6.5 Transition at to WEB.

EDC

**00-0796-** SCDV II 08/04/00 DAVARYA, F. 6B SSRP A Doc. 334-CD-610-002
03/14/03

delivered 8/9/00, posted to

EDHS 8/10/00.

**00-0797-** ECS I 08/04/00 ADAMS, C. Aura Control Center Delivered to
GSFC on 09/19/00

Implementation & Ops 9/19/00

**00-0798-** SCDV II 08/06/00 NAKAMURA, E. Modify Ticket: A E-mail
received from Cheryl 03/14/03

RS_6A_05, Archive Derrington 11 Aug 2000.

Improvements Changes were incorporated

and posted to the ECS

VDB web site.

**00-0799-** SCDV II 08/06/00 NAKAMURA, E. Modify Ticket: A E-mail
received 29 Sep 03/14/03

RS_6A_06, Ingest of 2000 from John Otranto.

6A Data Types Changes have been

incorporated and posted to

ECS VDB web site.

**00-0800-** SCDV II 08/06/00 NAKAMURA, E. Modify Ticket A E-mail
received from Cheryl 03/14/03

RS_6A_03, \"EDOS Derrington 11 Aug 2000.

Backup\" Changes have been

implemented and posted to

ECS VBD web site.

**00-0801-** SCDV II 08/06/00 NAKAMURA, E. Modify Ticket A E-mail
received from Cheryl 03/14/03

EN_BP_01, Data Set Derrington 11 Aug 2000.

URLS Changes have been

implemented and posted to

ECS VBD web site.

**00-0802-** SCDV II 08/06/00 NAKAMURA, E. Modify RS_6A_04 A Changes
implemented by 09/05/00

Ticket: Multi-Host ESDIS in the VDB

Scheduling of Media database. closed on 9/6/00.

Ingest and Distribution

**00-0803-** SCDV II 08/06/00 NAKAMURA, E. Modify RS_6A_02 A E-mail
message received 03/14/03

Ticket: Compression from Cheryl Derrington, 11

on Distribution Aug 2000. Changes have

been incorporated and

posted to the ECS VDB

web site.

**00-0804-** M&O II 08/07/00 CAPATI, A. Deploy ClearCase A Close. All
ECOs are 06/24/01

3.2.1 to EDF, and complete. E-mail message

deliver the upgrade received from jchagari

release package to (EDF) on Wed, 28 Feb

SMC for distribution to 2001 (CCR replaced by a

th new CCR to reflect the

ClearCase upgrade to

version \$.

**00-0805-** M&O II 08/07/00 ENGEL, A. Deploy EDGRS A Work complete
02/13/03

Software to the

DAACs

**00-0806-** M&O II 08/08/00 BAEZ, H. Baseline Engineering A Work
complete 02/13/03

Technical Directive for

Solaris, sadmin and

KCMS services.

**00-0807-** EDF IN 08/08/00 PETERS, B. Compile, test and A Closed by an
E-Mail from 02/23/01

package Tripwire 1.3 RTSC on 2/22/01.

**00-0808-** ECS I 08/08/00 ULLMAN, R. Baseline ECS MTM Delivered to
GSFC on 08/18/00

Search & Order GW 8/18/00

ICD

**00-0809-** EDF IN 08/08/00 CORBETT, M. Installation of Legato A Closed
by E-Mail from 08/18/00

Networker RTSC on 8/15/00.

Client/Server in VATC

**00-0810-** M&O II 08/08/00 CORBETT, M. SGI FLEXlm License A Work
complete 02/13/03

Server Baseline

Change

**00-0812-** M&O II 08/09/00 MOLINET, M. Test Tools and Data A Work
complete 02/13/03

Needed at DAACs for

5B.03 Checkout

**00-0813-** SCDV II 08/09/00 THOMPSON, Y. Move S0mos02 to the CCR was
closed in that it 10/03/00

SMC was withdrawn by the

SCDV CCB.

**00-0813A** M&O II 09/26/00 GAVIGAN, G. Move S0mos02 to the A Platform
moved. Message 11/17/00

SMC to prototype received from kmarshal on

knowledgebase COTS Mon, 6 Nov 2000 09:46:08

product with the -0500 (EST)

DAAC WEB interface.

**00-0814-** M&O II 08/09/00 ALLENDER, K. Granule-level Tracking Work
complete 02/13/03

and Manipulation of

Distribution Orders

**00-0815-** SCDV II 08/09/00 HAUPT, S. Implementation of A Baselined
and posted to 08/22/00

Critical COTS B/L WEB.

reference

**00-0816-** SCDV II 08/09/00 MACLIN, V. Update BP Ticket A E-mail
received from 03/20/03

RH_BP_02 in the Shirley Gasch, Mon, 14

VDB Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0817-** SCDV II 08/09/00 MACLIN, V. Add new BP Ticket A E-mail
received from 03/20/03

RH_BP_05 to the Shirley Gasch, Mon, 14

VDB Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0818-** SCDV II 08/09/00 MACLIN, V. Add new BP Ticket A E-mail
received from 03/20/03

RH_BP_06 to the Shirley Gasch, Mon, 14

VDB Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0819-** SCDV II 08/09/00 MACLIN, V. Add new 6B Ticket A E-mail
received from 03/20/03

EN_6B_01 to the VDB Shirley Gasch, Mon, 14

Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0820-** SCDV II 08/09/00 MACLIN, V. Add new Ticket A E-mail
received from 03/20/03

EN_6B_02 to the VDB Shirley Gasch, Mon, 14

Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0821-** SCDV II 08/09/00 MACLIN, V. Add new 6B Ticket A E-mail
received from 03/20/03

SL_6B_02 to the VDB Shirley Gasch, Mon, 14

Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0822-** SCDV II 08/09/00 MACLIN, V. Add new Ticket A E-mail
received from 03/20/03

SL_6B_01 to the VDB Shirley Gasch, Mon, 14

Aug 2000. The CCR

changes have been

incorporated and posted to

ECS VDB web site.

**00-0823-** ECS II 08/09/00 NA, NDEC CCR not approved in 04/11/03

CDMTS and hardcopy not

on file. Closed as OBE.

**00-0824-** ECS I 08/10/00 JOHNS, A. EOSDIS Ground Transferred to the
ACCESS 03/26/03

System Performance Database.

Assessment

**00-0825-** ECS I 08/10/00 JOHNS, A. EMOS Mission Delivered to GSFC on
09/19/00

Management System 9/19/00

Evaluation

**00-0826-** SCDV II 08/10/00 HAUPT, S. Delivered Custom A Closed as
OBE. 03/20/03

Code Baseline

**00-0827-** M&O II 08/10/00 PRIVOR, H. 5B.03 EDC PCA Audit A All
actions have been 08/30/00

Findings - COTS preformed for closure of the

Software Baseline CCR

Updates 00-0827 on 8/30/00.

**00-0828-** EDF IN 08/10/00 KEMPTON, J. Install SCH RELrobot A Closed
by an E-Mail from 09/27/00

Software on p0dis01 RTSC on 09/25/00.

**00-0829-** EDF IN 08/10/00 KEMPTON, J. Install K-par A From: BJ
Kimball 01/06/03

CDcreation Lib. on \<bkimball@eos.east.hitc.co

p0dis01 in the PVC & m\>

t1dps01 in the VATC Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

11/8/00.

**00-0830-** SCDV II 08/10/00 WINSTON, E. Test Exec. A Closed as OBE.
03/20/03

5B.04_DPS.01 for all

sites. PDPS failed

post processing of

multifile granules

**00-0831-** SCDV II 08/10/00 WINSTON, E. Test Exec. A Closed as OBE.
03/20/03

5B.04_DMS.01 to all

sites. V0 Gateway

hang condition and

Browse & Search

Perf. Monitor

**00-0832-** M&O II 08/11/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.04_DDIST.01 to

EDC, VATC, PVC.

Dist. Threads are not

working as expected

**00-0833-** EDF IN 08/11/00 HYDE, D. Sybase Patch A Closed by a E-Mail
From 08/30/00

Installation and RTSC on 8/30/00.

Sybase Server De-

Installation

**00-0834-** ECS I 08/11/00 OLDEN, S. Baseline JASON IPA Transferred to
the ACCESS 03/26/03

Database.

**00-0835-** ECS I 08/11/00 MOORE, M. S4P Prototype Delivered to GSFC on
08/18/00

Hardware 8/18/00

Environment

**00-0836-** M&O II 08/11/00 LANE, A. Sybase File Descriptor A Closed by
an E-Mail from 10/04/00

Increase Technical landerso on 09/18/00.

Directive

**00-0837-** M&O II 08/11/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.04_SDSRV.01 to

GSFC, VATC, PVC.

SDSRV keeps going

down at GSFC

Ops impeded

**00-0838-** SCDV II 08/15/00 WINSTON, E. Test Exec. A Document changes
have 08/30/00

5B.04_SDSRV .02 to been implemented by

GSFC, VATC, PVC. ESDIS on 8/30/00.

SDSRV keeps going

down at GSFC

Ops impeded.

**00-0839-** M&O II 08/15/00 COLE, R. Replace 4 GB Drives A Work
complete 02/13/03

with 18 GB to

increase AMASS

Cache at LARC

**00-0840-** M&O II 08/15/00 SUHRSTEDT, T. DUE: Add Origin 200 A Work
complete 02/13/03

as Test Data Machine

at GSFC DAAC

**00-0841-** M&O II 08/15/00 SUHRSTEDT, T. Add SGI Workstation A Work
complete. 04/04/03

to GDAAC M&O

Network to Support

Test Data Machine

**00-0842-** EDF IN 08/15/00 DHARIA, R. Add SDSRV A Closed by an E-Mail
from 10/04/00

databases on f2acg01 landerso on 10/04/00.

for development

integration testing on

IRIX 6.5 machines

**00-0843-** M&O II 08/15/00 SWENTEK, L. Engineering Technical A Work
complete 02/13/03

Directive to Remove

FLEXlm from certain

SGI hosts

**00-0845-** SCDV II 08/16/00 COLE, R. Release of tar file for Documents
have been 11/04/02

DG RAID firmware posted to WEB and ECOs

upgrade to SMC for have been completed.

delivery to DAACs

**00-0846-** ECS I 08/16/00 ULLMAN, R. Subscription and DN Delivered to
GSFC on 08/30/00

Updates to SIPS ICD 8/30/00

**00-0847-** M&O II 08/16/00 GAVIGAN, G. Install Linux 6.2 A Work
complete 02/13/03

Operating System for

GSFC and LaRC

M&O, MS Project for

LaRC.

**00-0849-** M&O II 08/17/00 HAUPT, S. Remove g0drs00 A All ECOs
complete. E-mail 06/23/01

ACSLS Patches received from R. Gray on

1/23/01 that CCR work

completed byt C. Duffy.

**00-0850-** M&O II 08/17/00 PRIVOR, H. 5B Critical COTS A Work complete
02/13/03

Software List -

Operational Baseline

**00-0851-** M&O II 08/17/00 WINSTON, E. Deliver A Work complete
02/13/03

5B.05_Ingest.01 to

SMC for distribution ot

all DAACs, PVC and

VATC

**00-0852-** M&O II 08/17/00 HAYNES, R. Update LaRC Network A Work
complete 02/13/03

Documentation

Baseline

**00-0853-** SCDV II 08/18/00 WINSTON, E. Turnover of 5B.04 to A Closed
as OBE on 3/20/03. 08/22/00

Test. Provide to VATC

and PVC

**00-0853A** SCDV II 08/21/00 WINSTON, E. Turnover of 5B.05 to A Closed
as OBE. 03/20/03

Test. Provide to VATC

and PVC.

**00-0854-** EDF IN 08/18/00 DHARIA, R. Move the machine A Closed by and
E-Mail from 08/29/00

guiness, to be part of RTSC that all actions have

compile/build been completed.

machines for the sole

use of ABC++ work

**00-0855-** SCDV II 08/18/00 SCHUSTER, A. Turnover of XRP-II Closed by
an E-Mail from 10/04/00

v3.1.3 to SMC for test jarmstro on 08/22/00.

at VATC

(supplemental tar file)

**00-0856-** PSR II 08/18/00 PETERS, BYRON Baseline AMASS Documents have
been 11/04/02

4.12.3 posted to WEB and ECOs

have been completed.

**00-0857-** PSR II 08/18/00 PETERS, BYRON Baseline Tripwire 1.3 A
Documents have been 11/04/02

for IRIX 6.5 posted to WEB and ECOs

have been completed.

**00-0858-** M&O II 08/21/00 COLE, R. Increase size of A Work complete
02/13/03

automount filesystem

for IRIX transition at

all DAACs

**00-0859-** M&O II 08/21/00 HAUPT, S. NSIDC PCA Baseline Work complete
02/13/03

Updates

**00-0861-** M&O II 08/22/00 HAYNES, R. ETD to Replace S87 A Work
complete 02/13/03

Route_add Scripts

**00-0863-** SCDV II 08/23/00 NGUYEN, P. Add revised 6b Ticket A
Document changes have 08/30/00

EN_6B_03 to the VDB been implemented by

ESDIS on 8/30/00.

**00-0865-** ECS I 08/23/00 SCOTT, S. ECS Rel 6A Changes Delivered to
GSFC on 09/08/00

to ECS-SCF ICD 9/8/00

**00-0866-** SCDV II 08/23/00 NAKAMURA, E. Update Ticket : A Changes
implemented by 09/05/00

RS_6A_03. EDOS ESDIS in the VDB

Backup database. closed on 9/6/00.

**00-0867-** SCDV II 08/23/00 NAKAMURA, E. Update Ticket : A Changes
implemented by 09/05/00

EN_6A_04, Granule ESDIS in the VDB

Deletion database. closed on 9/6/00.

**00-0868-** SCDV II 08/23/00 NAKAMURA, E. Modify Ticket A Changes
implemented by 09/05/00

ENBP02: Seamless ESDIS in the VDB

User Registration database. closed on 9/6/00.

Between ECS and V0

**00-0871-** SCDV II 08/23/00 WINSTON, E. Turnover of 5B.05.A to A
Closed as OBE. 03/21/03

test. Provide to VATC

and PVC

**00-0872-** M&O II 08/23/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_DMS.01 to all

Sites. V0 Gateway

hang Condition and

Browse & Search

Performance

**00-0873-** M&O II 08/23/00 WINSTON, E. Deliver A Work complete
02/13/03

5B.05_INGEST.02 to

SMC for Distribution

to all DAACs, PVC &

VATC

**00-0874-** SCDV II 08/24/00 WINSTON, E. Turnover of 5B.05.B to A
Closed as OBE. 03/21/03

Test. Provide to VATC

and PVC.

**00-0875-** M&O II 08/24/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_ESDT.01 for

DAACs, PVC, &

VATC. Delivers

ESDTs new and

modified

**00-0876-** EDF IN 08/24/00 KEMPTON, J. Install SCH sri version A
Closed by an E-Mail from 10/04/00

2.3.2 on kodiak rseay on 09/19/00.

**00-0877-** EDF IN 08/24/00 KEMPTON, J. Move CD-R cold A Closed by an
E-Mail from 09/12/00

spare device from the RTSC on 9/12/00.

PVC and install on

f2dis01, install CD

Creation ver. 1.22.2

on

**00-0878-** M&O II 08/24/00 WINSTON, E. Test Executable A Work complete
02/13/03

5B.05_TOOLKIT.01 to

the DAACs.

**00-0879-** SCDV II 08/25/00 SWENTEK, L. Test Executable W Withdrawn by
Originator. 09/15/00

5B.05_SCNCPRCS.0

1 to SMC for

distribution to all

DAACs.

**00-0880-** M&O II 08/25/00 COLE, R. Memory upgrade in A Work complete
02/13/03

10pis01, 10sps06

**00-0881-** SCDV II 08/25/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

5B.05_SDSRV.01 to

VATC and PVC

**00-0882-** SCDV II 08/25/00 WINSTON, E. Turnover of 6A.01 to A Closed
as OBE. 03/21/03

Test. Provide to

VATC and PVC

**00-0883-** ECS I 08/28/00 SEATON, B. EDOS EBnet IRD/ICD Transferred to
the ACCESS 03/26/03

Network Update Database.

(ERPs/C4)

**00-0884-** M&O II 08/28/00 THOMPSON, T. DUE: e0aqg02 loghost A Work
complete 02/13/03

for router filter

**00-0886-** SCDV II 08/28/00 CORBETT, M. COTS Baseline A Baseline docs
posted to 03/21/03

Updates EBIS.

**00-0887-** M&O II 08/29/00 PETERS, B. Update NFS Mount A Work complete
02/13/03

Point baseline

**00-0888-** EDF IN 08/29/00 DHARIA, R. Install Sybase A Closed by an
E-Mail from 10/04/00

11.5.1.1 on all landerso on 09/06/00.

platforms (SUNS,SGI

and HPs) in

Functionality lab and

string2

**00-0889-** SCDV II 08/29/00 MOLINET, M. Reconfigure PVC H/W A Closed
by an E-Mail from 10/04/00

Media Devices for amurrell on 09/19/00.

6A.02 Multi-Host

Sched. Test

**00-0890-** SCDV II 08/29/00 HATFIELD, R. Remove Scene A Changes have
been 09/08/00

References from implemented by ESDIS

RM_6A_08 9/8/00.

**00-0891-** SCDV II 08/29/00 WINSTON, EVAN Turnover of 5B.05.C A Closed
as OBE. 03/21/03

to Test. Provide to

VATC and PVC

**00-0892-** M&O II 08/30/00 DHARIA, R. Adobe Acrobat A All ECOs have
been 01/31/01

Reader Version 4.05 completed.

maintenance upgrade

for SGI IRIX 6.5 for

the ECS project

**00-0893-** SCDV II 08/31/00 WINSTON, E. Turnover of 5B.05.D A Closed
as OBE. 03/21/03

to Test. Provide to

VATC and PVC.

**00-0894-** EDF IN 08/31/00 LINDSEY, C. Installation of Sybase A Closed
as OBE. According 04/01/03

Adaptive Server to BJ all tasks have been

11.9.2 for Solaris on completed for the year

Shelby 2000.

**00-0895-** M&O II 08/31/00 PRIVOR, H. 5B ECS - Wide Site A Document
910-TDA-005 09/05/00

Host Map rev 21 posted to the Web.

**00-0896-** SCDV II 08/31/00 CRAWFORD, J. Add/remove database Per
conversation with BJ 03/21/03

login accounts for Kimball no tasks are open

STMGT 6A database for the year 2000, therefore

will close as OBE.

**00-0897-** SCDV II 08/31/00 HATFIELD, R. Remove error criteria A
Changes have been 09/08/00

1897 from ticket implemented by ESDIS

RH_BP_02 requiring 9/8/00.

bad AVN input file

**00-0898-** SCDV II 08/31/00 NGUYEN, P. Add Revised 6B A E-mail
received from Cheryl 03/21/03

Ticket EN_6B_01 to Derrington, Wed, 13 Sep

the VDB 2000. CCR was

incorporated and posted on

ECS VDB web site.

**00-0899-** EDF IN 09/01/00 DJOUKENG, J. Re-allocation of S- A Closed
by an E-Mail from 10/04/00

Designor Software oharley on 10/03/00.

**00-0900-** M&O II 09/01/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_PLS.01 to

DAACS, VATC, PVC.

Changes to the PI

Workbench & PI Data

Type

**00-0901-** M&O II 09/01/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_SDSRV.01 to

DAACs, VATC, &

PVC. SDSRV keeps

going down at GSFC

**00-0902-** M&O II 09/01/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_DDIST.01 to

DAACs, VATC, PVC.

Dist. Threads are not

working as expected.

**00-0904-** M&O II 09/06/00 WINSTON, E. Deliver A Work complete.
04/04/03

5B.05_INGEST.03 to

SMC for distribution to

all DAACs, PVC and

VATC

**00-0904A** M&O II 09/08/00 WINSTON, E. Deliver A Work complete
02/13/03

5B.05_INGEST.03 to

SMC for distribution to

all DAACs, PVC and

VATC

**00-0905-** M&O II 09/06/00 WINSTON, E. Turnover of 5B.05C to W Will be
combined with 10/03/00

DAACs, VATC and 5B.06.

PVC \-- For PSR

**00-0906-** M&O II 09/06/00 HAUPT, S. LaRC SRA Baseline Work complete
02/13/03

Updates

**00-0907-** M&O II 09/06/00 HAUPT, S. SMC SRA Baseline A Work complete.
04/04/03

Updates

**00-0907A** M&O II 09/25/00 HARRIS, F. SMC SRA Baseline A Work
Complete. 04/08/03

Updates

**00-0908-** EDF IN 09/07/00 HYDE, D. Workstation move A Closed by an
E-Mail from 09/14/00

RTSC on 9/14/00.

**00-0909-** SCDV II 09/08/00 DERRINGTON, C. Correct Wording in A
Changes to VDB database 09/11/00

Criteria 1778 in Ticket have been added by ESDIS

SL_6A_01 (\'GSFC 24- 9/11/00.

Hour Workload

Performance\')

**00-0910-** EDF IN 09/08/00 BAEZ, H. Install and test SGI A Closed by
an E-Mail from 09/12/00

patch to fix telnetd RTSC on 9/12/00.

daemon security bug

on IRIX 6.2 and 6.5

machines in IDG Te

**00-0911-** SCDV II 09/08/00 RUSSEY, J. ECS Overall A 409-CD-610-002
delivered 03/21/03

Acceptance Test Plan 9/12/00, posted on EDHS

for Release 6B - 9/15/00.

CDRL 409-CD-610-

001

**00-0912-** M&O II 09/08/00 WINSTON, E. Test Exec. A Work complete
02/13/03

6A.01_SDSRV.01 to

VATC, &PVC.

SDSRV missing

library files

libDsStMediaClientSy

nc

**00-0913-** SCDV II 09/08/00 NORRIS, T. Correct Criteria 1775 A
Response to e-mail 03/21/03

for request handling of message sent not logged

deleted granules (possibly not received).

Closed as OBE.

**00-0914-** EDF IN 09/11/00 DONDURUR, M. Install MODIS Image Closed by
an E-Mail from 10/04/00

Display Software- landerso on 10/03/00.

MSPHINX on soe1sun

host

**00-0915-** SCDV II 09/12/00 JOHNSON, M. Addendum II to the A
420-TP-022-002 delivered 03/21/03

Release 6A 420 07/03/2001, posted to

EDHS 07/03/2001

**00-0918-** SCDV II 09/12/00 NORRIS, T. Delete the warm and A Response
to e-mail 03/21/03

cold start requirement message sent not logged

for STMGT Request (possibly not received).

manager in ticket RS- Closed as OBE.

6A-05

**00-0919-** SCDV II 09/12/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

6A.01_STGMT.01, &

PVC. STGMT has

mis-match with stored

procedures

acquires will not

**00-0921-** M&O II 09/13/00 WINSTON, E. Test Exec. A Work complete
02/13/03

5B.05_ESDT.02 for

DAACs, PVC &

VATC. Delivers

ESDTs new and/or

modified

**00-0922-** ECS I 09/13/00 NORTH, B. Enhanced Distribution Transferred
to the ACCESS 03/26/03

Database Database.

**00-0925-** EDF IN 09/14/00 LINDSEY, C. Upgrade the IDG Cell A Closed
by an E-Mail from 10/12/00

to Adaptive Server Release Development that

Enterprise 11.5.1.2 an CCR 00-0986 was

written to replace 00-0925

on 10/12/00.

**00-0927-** M&O II 09/14/00 LAKE, G. Add DPR Completion 10/03/00

Archive Table

**00-0928-** M&O II 09/14/00 COLE, R. Installation of Aqua A Work
complete 02/13/03

procurement

**00-0929-** M&O II 09/14/00 WINSTON, E. Test Executable 5B.05 A Work
complete 02/13/03

JDT.01 for EDC,

VATC, PVC

**00-0930-** M&O II 09/14/00 SWENTEK, L. Deliver A Work complete
02/13/03

5B.03_SCNSPRCS65

.01 to SMC for

Distribution to all

DAACs

**00-0931-** M&O II 09/14/00 SWENTEK, L. Deliver 5B.05_DPS.01 A Work
complete 02/13/03

to SMC for

Distribution to all

DAACs, PVC, &

VATC

**00-0932-** M&O II 09/14/00 WINSTON, E. Test Executable A Work complete
02/13/03

5B.05_QAMUT.01 for

DAACs, VATC, &

PVC

**00-0933-** M&O II 09/14/00 WINSTON, E. Test Executable Work complete
02/13/03

5B.03_TOOLKIT65.01

to the DAACs

**00-0935-** EDF IN 09/18/00 KLEIN, L. Add IDL to Blueridge A Closed by
an E-Mail from 10/04/00

tvo on 09/20/00.

**00-0936-** M&O II 09/18/00 LINES, T. DUE: ASTER D3 A Work complete
02/13/03

ingest recovery scripts

**00-0937-** SCDV II 09/19/00 RUBENACKER, J. Update VDB for new A E-mail
message received 03/21/03

Drop 5BP test cases from Cheryl Derrington,

and criteria mappings Thu, 21 Sep 2000. CCR

was incorporated and

posted on ECS VDB

website.

**00-0938-** SCDV II 09/19/00 RUBENACKER, J. ECS Science A A retroactive
delivery date 03/21/03

Acceptance Test of 5/26/00 was used.

Report for Release 5B

\- DID 412/VE2

**00-0939-** SCDV II 09/19/00 NORRIS, T. Level 4 Reconcilliation A ESDIS
implemented the 09/22/00

changes for MSS to changes as outlined

delete or modify reqs. in the CCR.

and associated links in

accordance

**00-0941-** SCDV IN 09/20/00 BAEZ, H. Install and Run Dist. A Closed by
an E-Mail from 10/04/00

Denial of Service oharley on 10/02/00.

Trojan Detection Tool

on Baseline Solaris

Sys. in VATC

**00-0942-** SCDV IN 09/20/00 DHARIA, R. Install Header files A Closed
buy an E-Mail from 09/21/00

and library files under RTSC on 9/21/00.

/tools for K-Par and

REELrobot.

**00-0943-** EDF II 09/20/00 DHARIA, R. Install Insure++ on A Closed as
OBE. According 04/01/03

CM build machine and to BJ all tasks have been

in PVC completed for the year

2000\.

**00-0944-** SCDV II 09/20/00 GAVIGAN, G. Transfer from EDS A Closed as
OBE. 03/21/03

Stockroom to the

SMC a 8mm Stacker.

EIN00000726 to assist

in SMC backup

procedures

**00-0945-** M&O II 09/21/00 LYNNES, C. Allow ingestion of A Work
complete 02/13/03

GSUB1 Data Type via

SIPS Interface

**00-0947-** SCDV II 09/21/00 PURVIS, L. Adding New Project to A ECO
completed on 03/21/03

OPS Class to DDTS 10/02/00.

**00-0948-** SCDV II 09/21/00 GOODMAN, W. Switch X-Terminal to A Closed
by an E-Mail from 10/04/00

Sparc 20 oharley on 10/03/00.

**00-0949-** SCDV II 09/21/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

6A.01_DMS.01 to

PVC, VATC.

ECS/ASTER Product

Request -ODL

Keywords missing

**00-0950-** EDF IN 09/22/00 DHARIA, R. Upgrade Functionality A Closed
by an E-Mail from 10/19/00

lab String 1 SGI RTSC on 10/18/00.

machines from IRIX

6.2 to IRIX 6.5.6 to

support 6A integratio

**00-0950A** EDF IN 09/28/00 DHARIA, R. Upgrade Functionality A Closed
by an E-Mail from 10/19/00

lab String 1 SGI RTSC.

machines from IRIX

6.2 to IRIX 6.5.6 to

support 6A integratio

**00-0950B** EDF IN 01/04/01 DHARIA, R. Upgrade Functionality A Closed
as OBE. Approval 03/21/03

lab String 1 SGI status not recorded in

machines from IRIX CDMTS and folder missing

6.2 to IRIX 6.5.6 to from file cabinet.

support 6A integratio

**00-0952-** SCDV II 09/22/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

5B.05_STGMT.01 to

all sites. Provides

fixes for all STGMT

NCRs that have been

merged

**00-0953-** SCDV II 09/22/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

5B.05_SDSRV.02 to

all sites. Provides

fixes for all SDSRV

NCRs that have been

merged

**00-0954-** SCDV II 09/22/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

5B.05_DMS.02 to all

sites. Provides fixes

for all NCRs that have

been merged to the

**00-0957-** SCDV II 09/25/00 HAAS, R. CDRL for COTS A 222-CD-001-015
delivered 03/21/03

Analysis and Modeling 9/28/00.

Report for the ECS

Project, 222-CD-001-

015

**00-0958-** M&O II 09/26/00 COLE, R. Install RAID for SPR A Work
complete 02/13/03

at LaRC - 10spg10,

return parts

**00-0959-** SCDV IN 09/26/00 DHARIA, R. Need 20 user training A Closed
by an E-Mail from 10/04/00

accounts on mss1 jwardenb on 09/28/00.

machine for XRP II

training

**00-0960-** ECS I 09/27/00 MARINELLI, D. Add Aqua GBAD Transferred to
the ACCESS 03/26/03

Carry Our File Database.

Mnemonics

**00-0961-** ECS I 09/27/00 ADAMS, C. Appendix Z Closed as OBE. See the
04/11/03

ROM/ESD/TD Access

database on the U drive.

**00-0962-** SCDV II 09/28/00 WINSTON, E. Test Executable Closed as OBE.
03/21/03

5B.05_ESDT.03 for

DAACs, PVC and

VATC. Delivers

ASTER ESDTs

modified by ESD72-

118/NC

**00-0963-** SCDV II 09/28/00 COLE, R. Add t1wkg02 to VATC A Closed on
7/24/01. 07/24/01

for

**00-0964-** M&O II 09/28/00 CHUGHTAI, I. SGI IRIX 6.5 Kernel A Work
complete 02/13/03

Configuration

Parameter

Descriptions

**00-0965-** M&O II 09/28/00 CHUGHTAI, I. SYBASE Adaptive A Work
complete 02/13/03

Server Enterprise

11.5.x Configuration

Parameters and

Database Devices

**00-0966-** M&O II 09/29/00 CHUGHTAI, I. SGI IRIX 6.5 Kernel Work
complete 02/13/03

configuration

Parameter Baseline

**00-0967-** SCDV II 10/02/00 WINSTON, E. Early provisional copy A Date:
Thu, 05 Oct 2000 05/16/01

of Version 5B.06 to 18:15:15 -0400

Test. Provide to VATC From: Renee Latimore

and PVC. \_

The following files have

been received by the SMC

and pushed to the PVC.

\_

**00-0968-** SCDV II 10/02/00 WINSTON, E. Test Executable 5B.05 A Closed
as OBE. 03/21/03

JDT.02 for EDC,

VATC, PVC.

Scheduled September

delivery to EDC

DAAC.

**00-0969-** SCDV II 10/02/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

6A.01_DPS.01 to

VATC, PVC. Orbit

DPREP needs

updated ODL/data

files and PM1 DPREP

ep

**00-0970-** SCDV II 10/02/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

6A.01_DDIST.01 to

VATC, PVC.

Distribution Threads

are not working as

exprcted. DDIST

**00-0973-** SCDV II 10/02/00 BAEZ, H. Install and test A Closed by an
E-Mail from 01/16/01

standard inetd H. Baez

configuration file in on 01/16/01.

VATC.

**00-0975-** M&O II 10/03/00 ROYCE, R. Change Priority of Work complete
02/13/03

Suspended Ingest

requests that are

Resumed

**00-0976-** M&O II 10/03/00 CREECY, R. Publication of the ECS A Work
complete 02/13/03

Operational

Readiness Plan for

the PM-1/Aqua

Mission Document

**00-0977-** EDF IN 10/03/00 DHARIA, R. Create two Databases A Closed by
an E-Mail from 10/04/00

on the p0acg05_srvr landerso on 10/04/00.

in the PVC

**00-0978-** EDF IN 10/03/00 DHARIA, R. Install DCE patches Closed by
E-Mail from 10/11/00

3935 and 3936 in IDG RTSC on 10/11/00.

cell on machine

camaro

**00-0979-** SCDV II 10/03/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

5B.05_DPS.02 to

DAACs, VATC, PVC.

PM1 DPREP

ephemeris proc.

excludes orbit from

meta

**00-0980-** SCDV II 10/04/00 BAEZ, H. Install test executable A Date:
Fri, 06 Oct 2000 03/07/03

to fix telnetd daemon 17:13:43 -0400

security bug on IRIX From: Renee Latimore

6.2 and 6.5.x \<rlatimor@gsfcsrvr4.gsfcm

machines o.ecs.nasa.gov\>

SMC,

\> \>

CCR 00-0980, Install test

executable to fix telnet

daemon security bug on

IRIX 6.3 and 6.5x machines

is approved.

**00-0982-** M&O II 10/05/00 SYED, H. Add new DLT drives Work complete
02/13/03

to STK9730 unit

**00-0983-** SCDV II 10/05/00 NORRIS, T. Modify Ticket Ops A Closed by
an E-Mail from 10/12/00

Concept, EN 01, Data ESDIS on 10/12/00.

Set URLs

**00-0984-** EDF IN 10/06/00 DHARIA, R. Move SUN machine Withdrawn by
the SCDV 10/12/00

t1dps04 from VATC to CCB Board Chairman

EDF and load required and closed with a E-Mail

COTS software for from Release

STMGT Development.

**00-0985-** EDF IN 10/06/00 LINDSEY, C. Upgrade Replication A Closed by
an E-Mail from 10/17/00

Server on fossil and RTSC on 10/17/00.

junior

**00-0986-** EDF IN 10/06/00 LINDSEY, C. Upgrade the IDG Cell Closed by
E-Mail from 10/11/00

to Adaptive Server RTSC on 10/11/00.

Enterprise 11.5.1.2

**00-0987-** M&O II 10/06/00 WINSTON, E. Test Executable A Work complete
02/13/03

5B.05_ESDT.04 for

LDAAC, PVC, and

VATC. Creation of

version 199 MISR

ESDT based on

**00-0988-** SCDV II 10/06/00 SCHUSTER, A. Turnover of XRP-II A Closed
with an E-Mail from 10/12/00

v3.1.3 to SMC for test RTSC on 10/12/00.

at VATC

**00-0989-** SCDV II 10/06/00 WINSTON, E. Test Executable A Date: Fri,
06 Oct 2000 03/07/03

5B.05_DMS.03 to all 17:09:36 -0400

sites. Valids changes From: Renee Latimore

and valids import to \<rlatimor@gsfcsrvr4.gsfcm

SMC. o.ecs.nasa.gov\>

Organization:

Raytheon Systems

Company

To:

Fredrick Pedery

\<fpedery@eos.east.hitc.co

m\>,

Jane-EDC

\<burck@edcmail.cr.usgs.go

v\>,

Greg-EDC

\<stensaas@edcmail.cr.usg

s.gov\>,

Tammy_EDC

\<rockvam@edcmail.cr.usgs

.gov\>,

Jim-GSFC

\<jreavis@gsfcsrvr4.gsfcmo.

ecs.nasa.gov\>,

Gary-GSFC

\<groth@gsfcsrvr4.gsfcmo.e

cs.nasa.gov\>,

Rob-GSFC

\<rwestbro@gsfcsrvr4.gsfcm

o.ecs.nasa.gov\>,

Altheer

\<Aaljazra@gsfcsrvr4.gsfcm

o.ecs.nasa.gov\>,

Gerry_LaRC

\<g.w.lemay@larc.nasa.gov

\>,

Lucy_LaRC

\<l.l.lee@larc.nasa.gov\>,

Lisa-NSIDC

\<lmonro@kryos.colorado.e

du\>,

lutes_NSIDC

\<lutes@colorado.edu\>,

Doug_NSIDC

\<dfowler@kryos.colorado.e

du\>

CC:

\"Carr, Kathleen\"

\<kcarr@eos.east.hitc.com\>

,

\"Cockerill, Ken\"

\<kcockeri@eos.east.hitc.co

m\>,

\"Hall, Deborah\"

\<dhall@eos.east.hitc.com\>

,

Harvey

\<hprivor@eos.east.hitc.co

m\>,

jboliek

\<jboliek@eos.east.hitc.com

\>,

tortiz

\<tortiz@eos.east.hitc.com\>

,

\"Winston, Evan\"

\<ewinston@eos.east.hitc.c

om\>,

sstewart

\<sstewart@eos.east.hitc.co

m\>,

\"Bhagirath.M.Trive

di.1\"

\<btrivedi@gsfcsrvr4.gsfcmo

.ecs.nasa.gov\>,

dkelley

\<dkelley@gsfcsrvr4.gsfcmo

.ecs.nasa.gov\>,

mmolinet

\<mmolinet@eos.east.hitc.c

om\>,

Steve

\<shaupt@eos.east.hitc.co

m\>,

LaVern

\<ljackson@eos.east.hitc.co

m\>,

pjohnson

\<pjohnson@eos.east.hitc.c

om\>,

Charles

\<clpoole@eos.east.hitc.co

m\>,

References:

1

\_

\_

\_

\_

The following file has been

received by the SMC.

Please notify

me when a

directory is available.

\_

Thank You,

\_

Fredrick Pedery wrote:

\_

\> CCR #: 00-0989

\>

\> TAR LOCATION:

\>

5B.05_DMS.03_TEST_5B0

6_sun5.5_20001006_13500

7.tar

**00-0990-** PSR II 10/06/00 BAEZ, H. Install and Run A Documents have
been 11/04/02

Distributed Denial of posted to WEB and ECOs

Service Trojan have been completed.

Detection Tool on

Baseline Solaris Sys

in all D

**00-0991-** SCDV II 10/06/00 WINSTON, E. Test Executable A Closed as
OBE. 03/21/03

6A.01_DDIST.02 to

VATC, PVC.

Distribution Threads

are not working as

expected. DDIST

**00-0992-** SCDV II 10/06/00 WINSTON, E. Test Executable A Closed CCR
on 10/24/00. 10/24/00

5B.05_CLS to all E-mail received Mon, 09

sites. Increase size of Oct 2000 09:59:55 -0400

text area to provide for from Renee Latimore

full ASTERGrancule The following file has been

received by the SMC and

sent to EDC.

**00-0994-** EDF IN 10/09/00 GOODMAN, W. Install Clearcase client A
Closed by an E-Mail from 10/23/00

ver. 3.2.1 on s0mos01 RTSC on 10/23/00.

**00-0995-** M&O II 10/10/00 WINSTON, E. Test Executable A Test
executable delivered 10/11/00

5B.05_DSDT.05 for 10/10/00.

NSIDC DAAC, PVC,

and VATC. Creation

of version 199 MODIS

ESDT bas

**00-0996-** M&O II 10/10/00 WINSTON, E. Provisional copy of A Test
executable delivered 10/11/00

Version 5B.06 to Test. 10/10/00.

Provide to VATC and

PVC

**00-0997-** M&O II 10/10/00 WINSTON, E. Test Executable A Test
executable delivered 10/11/00

6A.01_DDIST.03 to 10/10/00.

VATC, PVC.

Removes infinite loop

possibility and

Distribution Thre

**00-0998-** M&O II 10/10/00 WINSTON, E. Test Executable A Test
executable delivered 10/11/00

5B.05_DDIST.02 to 10/10/00.

DAACs, VATC, PVC.

Removes possibility of

infinite loop and Distri

**00-1001-** M&O II 10/11/00 WINSTON, E. Test Executable A Test
executable delivered 10/12/00

5B.06_ESDT.06 for on 10/11/00.

EDC DAAC, PVC and

VATC. MODIS Mod43

version 001 and 199

from worka

**00-1002-** SCDV II 10/11/00 MOLINET, M. Obtain and Configure A Date:
Sat, 11 Nov 2000 03/12/03

VATC H/W Media 09:39:36 -0500 (EST)

Devices for 6A Testing From:

jarmstro@eos.east.hitc.co

m

CCR Number 001002 has

been CLOSED.

CCR Completed - All

devices are on-line and

running

**00-1005-** M&O II 10/11/00 VOLLMER, B. Add Perl modules to Work
complete 02/13/03

baseline installation

**00-1006-** SCDV II 10/11/00 WINSTON, E. Test Executable A Text
executables were 10/12/00

6A.01_INGEST.01 to delivered on 10/12/00.

SMC for distribution to

PVC and VATC.

Cannot Insert ASTER

Data in

**00-1007-** SCDV II 10/11/00 WINSTON, E. Test Exec. A Test executable
delivered 10/12/00

6A.01_DMS.02 to on 10/12/00.

VATC & PCV.

Contact info. sent to

EDG is incorrect

**00-1009-** M&O II 10/12/00 WINSTON, E. Test Executable A Test
executable delivered 10/12/00

5B.06_ESDT.07 for 10/12/00.

GDAAC, PVC and

VATC. MODIS AQUA

ESDTs

**00-1011-** SCDV II 10/12/00 WINSTON, E. Software Version A Closed as
OBE. 03/21/03

5B.06 Turnover to

Test. Provide to VATC

and PVC.

**00-1012-** SCDV II 10/12/00 DHARIA, R. Installation and testing A
Closed by an E-Mail from 10/20/00

of Sybase Adaptive RTSC on 10/19/00.

Server Enterprise

11.5.1.2 in

Functionality lab

string1

**00-1013-** EDF II 10/12/00 DHARIA, R. Install DLT stacker on A Closed
by an E-Mail from 11/01/00

f2dis01 and install RTSC on 11/1/00.

Reel Robot version

2.3.3.2 on f2dis01

**00-1014-** ECS II 10/13/00 VAUGHAN, D. Deliver Release 5B A Document
delivered by 03/14/01

Acceptance Data DMO on 10/26/00.

Package

**00-1015-** SCDV II 10/13/00 WINSTON, E. Test Executable A Closed as
OBE. 03/25/03

5B.05_TOOLKIT.01

for GDAAX(other

DAACs as required).

Provide Toolkit

version from 5B

**00-1016-** SCDV II 10/13/00 WINSTON, E. Test Executable A Files
received at the SMC 11/17/00

5B.06_STMGT.02 to and ready for distribution.

DAACs, VATC, PVC. Message received Mon, 16

Fix leak of Shared Oct 2000 10:56:35 -0400

Memory Partitions. from Bhagi Trivedi at

GSFC.

**00-1017-** SCDV II 10/13/00 WINSTON, E. TestExecutable A Files
received at the SMC 11/17/00

5B.06_ESDT.08 for and ready for distribution.

GDAAC, PVC and Message received Mon, 10

VATC. MODIS Oct 2000 10:53:43 -0400

TERRA ESDTs from Bhagi Trivedi at

GSFC.

**00-1018-** SCDV II 10/16/00 SCHUSTER, A. Turnover of XRP-II A From:
Renee Latimore 03/21/03

v3.1.3 to SMC for test \<rlatimor@gsfcsrvr4.gsfcm

at VATC o.ecs.nasa.gov\>

(supplemental tar file) Organization: Raytheon

Systems Company

The following file has been

received by the SMC.

Please contact me when a

directory is available.

**00-1019-** M&O II 10/16/00 COLE, R. EDT for hardware A Work complete
02/13/03

DUEs

**00-1022-** SCDV IN 10/18/00 COLE, R. Request for Solaris 7 A ECO
completed. 03/21/03

for testing

**00-1024-** SCDV IN 10/18/00 COLE, R. Request for Solaris for A ECO
complete. 03/21/03

testing

**00-1026-** EDF IN 10/18/00 POOLE, C. Install 4mm Tape A Per
conversation with BJ 03/21/03

Drive (DSS1 Type in Kimball no tasks are open

Room 2054 for the year 2000, therefore

will close as OBE.

**00-1027-** EDF II 10/18/00 JOHNSON, M. Evaluation to upgrade A Per
conversation with BJ 03/21/03

Power Designor to Kimball no tasks are open

version 7.5 for Data for the year 2000, therefore

Architect and will close as OBE.

Physical Architect and

u

**00-1028-** SCDV II 10/18/00 WINSTON, E. Test Executable A Date: Thu,
19 Oct 2000 03/21/03

5B.06_ESDT.09 for 10:06:12 -0400

EDC, PVC and VATC. From: Renee Latimore

MODIS Terra Aqua \<rlatimor@gsfcsrvr4.gsfcm

ESDTs for EDC o.ecs.nasa.gov\>

The following file has been

received by the SMC and

pushed to EDC.

\_

**00-1029-** SCDV II 10/19/00 WINSTON, E. TE 5B.05_INGEST.04 A Closed
10/20/00. Files 10/20/00

to SMC for distribution received at SMC (CM

to all DAACs, PVC DELIVERY:

and VATC. 5B.05_INGEST.04). E-mail

received from Renee

Latimore on

Fri, 20 Oct 2000 09:30:10

-0400

\_

**00-1030-** EDF II 10/19/00 HAYNES, R. Migrate PVC Network A Close per
e-mail message 06/24/01

from FDDI to Ethernet received Fri, 23 Feb 2001

from amurrell (RTSC).

**00-1032-** EDF IN 10/20/00 DHARIA, R. Upgrade IDG cell A Upgrades of
both host 11/17/00

machines Protog1 to completed and successfully

IRIX 6.5 from 6.2 and tested. Message received

upgrade cpu of Tue, 14 Nov 2000

protog2 to R10000 13:45:05:06 -0500 (EST)

from jchagari.

**00-1033-** M&O II 10/23/00 LACASSE, J. Allow Guest Login for Work
complete 02/13/03

ASTER On-Demand

Request Form

(ODFRM)

**00-1034-** M&O II 10/23/00 WINSTON, E. Test Executable A CCR closed
10/24/00. E- 10/24/00

5B.06_ESDT.10 for mail received Tue, 24 Oct

NSIDC, PVC, and 2000 11:29:19 -0400 From:

VATC. AMSR ESDTs Renee Latimore

for NSIDC. The following file has been

received by the SMC and

sent to the VATC.

\_

**00-1035-** M&O II 10/24/00 SCHUSTER, A. Authorize making the A
Documents have been 11/04/02

COTS product XRP posted to WEB and ECOs

v3.1.3 available to the have been completed.

DAACs from the SMC

**00-1037-** M&O II 10/25/00 WINSTON, E. Test Executable A Closed CCR
per e-mail 10/25/00

5B.06_SDSRV.03 to received 25 Oct 2000

all sites. NCR 28272 - 17:24:51 -0400

MODIS granule insert from Renee Latimore.

failure with multiple The following file has been

received by the SMC.

\_

\_

**00-1040-** SCDV II 10/26/00 NGUYEN, P. Add new 6B Ticket A VDB changes
were 11/03/00

RH_6B_02 to the VDB implemented,

E-Mail received on 11/2/00

from ESDIS.

**00-1041-** SCDV IN 10/26/00 HARRIS, F. 9GB Unipak for host A Closed by
an E-Mail from 11/03/00

dipe1sun RTSC on 11/02/00.

**00-1042-** SCDV II 10/27/00 JOHNSON, M. Drop 5B and 6A A Close as OBE.
Documents 03/21/03

Valids and Keywords version referenced were not

of the B.O. Earth delivered.

Science Data Model

for the ECS Project-

Addendum

**00-1043-** SCDV II 10/27/00 JOHNSON, M. Drop 5B and 6A A Close as OBE.
Documents 03/21/03

Valids and Keywords referenced were not

of the B.O. Earth delivered.

Science Data Model

for the ECS Project-

Addendum

**00-1044-** SCDV II 10/27/00 DHARIA, R. Turn over Sybase A Date: Tue,
31 Oct 2000 03/21/03

Adaptive Server 15:23:10 -0500

Enterprise 11.5.1.2 to From: Renee Latimore

VATC and PVC (tar \<rlatimor@gsfcsrvr4.gsfcm

files retrieval through o.ecs.nasa.gov\>

SM The following file has been

received by the SMC.

**00-1046-** SCDV II 10/30/00 COLE, R. Upgrade ACSLS to A Close per
e-mail message 06/24/01

version 5.3.2 to received Fri, 9 Mar 2001

support evaluation of from amurrell (RTSC).

STK 9940 drive

**00-1046A** SCDV II 11/13/00 COLE, R. Upgrade ACSLS to A Closed on
7/24/01. 07/24/01

version 5.3.2 to

support evaluation of

STK 9940 drive

**00-1047-** M&O II 10/30/00 GAVIGAN, G. Move SMC PC A Work complete
02/13/03

m0msp06 to a

different cubical for

new hire

**00-1048-** SCDV II 10/30/00 WINSTON, E. Software Version A Closed on
7/24/01. 07/24/01

6A.02 Turnover To

Test. Provide to Test.

Provide to VATC and

PVC

**00-1049-** SCDV II 10/31/00 JOHNSON, M. Drop 5B and 6A A Close as OBE.
Documents 03/21/03

Valids and Keywords referenced were not

of the B. 0 Earth Sci. delivered.

Data Model for the

ECS Project-

Addendum IV

**00-1050-** SCDV II 10/31/00 JOHNSON, M. Drop 5B and 6A A Close as OBE.
Documents 03/21/03

Valids and Keywords referenced were not

of the B. 0 Earth Sci. delivered.

Data Model for the

ECS Project-

Addendum II

**00-1051-** SCDV II 10/31/00 DHARIA, R. Upgrade baseline A ECO complete
6/20/01. 03/21/03

replication Server for

VATC and PVC

(turnover through

SMC)

**00-1051A** SCDV II 11/07/00 DHARIA, R. Upgrade baseline A Date: Wed,
29 Nov 2000 03/12/03

replication Server for 16:29:04 -0500 (EST)

VATC and PVC From:

(turnover through ajawara@eos.east.hitc.com

SMC) Removed replication

server.

\_

**00-1052-** EDF IN 10/31/00 ABDELAZIZ, A. Modify PDPS/PLS Modified
default logins to 11/17/00

logins to default tempdb. Message received

tempdb Fri, 10 Nov 2000 11:00:52

-0500 (EST) from ajawara.

**00-1053-** EDF IN 10/31/00 COLE, R. Add SCSI card to A All actions are
complete. 01/29/01

t1mss07, release

OpenView 6.1 for

testing

**00-1054-** SCDV II 10/31/00 WINSTON, E. Test Executable 5B.06 A Date:
Fri, 03 Nov 2000 03/21/03

JDT.03 for EDC, 15:24:14 -0500

VATC, PVC. From: Renee Latimore

Scheduled October \<rlatimor@gsfcsrvr4.gsfcm

delivery to EDC o.ecs.nasa.gov\>

DAAC. The following file has been

received by the SMC.

Please contact me when a

directory is available.

\_

**00-1056-** SCDV II 11/01/00 WINSTON, E. Test Executable A Date: Thu,
02 Nov 2000 03/21/03

5B.06_DMS.04 to all 08:53:58 -0500

sites. Provides fixes From: Renee Latimore

for all DMS NCRs that \<rlatimor@gsfcsrvr4.gsfcm

have been merged to o.ecs.nasa.gov\>

The following file has been

received by the SMC.

**00-1057-** SCDV II 11/01/00 WINSTON, E. Test Execuatble A Date: Thu,
02 Nov 2000 03/21/03

5B.06_ESDT.11 for 08:47:42 -0500

GDACC, PVC, and From: Renee Latimore

VATC. MODIS \<rlatimor@gsfcsrvr4.gsfcm

TERRA ESDTs o.ecs.nasa.gov\>

The following file has been

received by the SMC and

pushed to GSFC.

\_

**00-1058-** SCDV II 11/01/00 WINSTON, E. Test Execuatable A Date: Thu,
02 Nov 2000 03/21/03

6A.02_COMMON.01 08:47:13 -0500

to VATC and PVC. From: Renee Latimore

Changes for VATC \<rlatimor@gsfcsrvr4.gsfcm

sitemap and ECS o.ecs.nasa.gov\>

Assist and Machin The following file has been

received by the SMC.

**00-1060-** EDF IN 11/02/00 DHARIA, R. Install Irix 6.5.9 on A E-Mail
received from RTSC 01/04/01

functionality lab string on 12/20/00.

1 machines hopi and

origin

**00-1061-** EDF IN 11/02/00 DHARIA, R. Install Purify 5.2 for A Issue
resolved. Message 11/17/00

Sun platform in received from kmarshal on

/tools/purify5.2 for Fri. 10 Nov2000 18:0340

EDF only -0500 (EST)

**00-1062-** M&O II 11/02/00 WINSTON, E. Software Version A All ECOs
have been 05/10/01

5B.06 PSR. Delivery completed.

to the DAACs

**00-1063-** SCDV II 11/02/00 BREWSTER, J. Update VDB to map A Closed by
an E-Mail from 11/07/00

criterion to Landsat-7 C. Derrington on 11/06/00.

Granule Deletion Test

Case

**00-1064-** M&O II 11/03/00 WINSTON, E. Test Executable A All actions
are complete. 01/29/01

5B.06_ESDT.12.

Includes ESDTs for

EDC, GSFC, and

NSIDC.

**00-1065-** M&O II 11/06/00 GAVIGAN, G. Install Norton Antivirus A All
actions are complete. 01/29/01

2001 7.0 Upgrade for

Windows 95/98 for

NSIDC M&O PC\'s

**00-1066-** SCDV II 11/07/00 WINSTON, E. Test Executable 6A.02 A Date:
Tue, 07 Nov 2000 03/21/03

STMGT.01 to VATC & 10:48:06 -0500

PVC. Increase the From: Renee Latimore

length of identity fields \<rlatimor@gsfcsrvr4.gsfcm

in the STMGT da o.ecs.nasa.gov\>

The file listed below has

been received by the SMC.

**00-1070-** EDF IN 11/07/00 PURVIS, L. Installation of Texis A Per
conversation with BJ 03/21/03

upgrade CD Kimball no tasks are open

(Knowledgebase) for the year 2000, therefore

COTS onto s0mos01 will close as OBE.

**00-1071-** SCDV II 11/09/00 GARRETT, M. EDC COTS SW Audit A Closed as
OBE. 03/21/03

Baseline Updates

**00-1072-** SCDV II 11/09/00 GARRETT, M. NSIDC COTS SW A Closed as OBE.
03/21/03

Audit Baseline Update

**00-1073-** M&O II 11/09/00 GAVIGAN, G. Install additional A Work
complete 02/13/03

memory for PC\'s at

EDC on the M&O

LAN, Additional NT

S/W required for

upgrade PC\'

**00-1074-** M&O II 11/09/00 ARRINGTON, D. Release the SCF A Work
complete 02/13/03

Toolkit 5.2.7 package

to the Instrument

Teams

**00-1075-** EDF IN 11/09/00 LINDSEY, C. Alter DBVision Increased
database 11/17/00

Database to 1 gig in DBVision (data) by 900mg.

the PVC Also increased the log\...

Message received Tue, 14

Nov2000 16:01:37 -0500

(EST)

**00-1076-** M&O II 11/09/00 WINSTON, E. Test Executable A Work complete
02/13/03

5B.06_ESDT.13.

Includes MOPITT

ESDTs for LaRC and

MODIS Mod29,

MODIS OCEANS,

DAS -Ea

**00-1077-** EDF IN 11/09/00 DHARIA, R. Remove Insure++ A Closed by an
E-Mail from 12/11/00

from p0icg01(PVC) RTSC on 12/11/00.

and install Insure++ in

functionality lab

string2 machine

f2spg02

**00-1078-** M&O II 11/10/00 WINSTON, E. TE 5B.06_DPS.03 to A Files
received by the SMC 11/17/00

DAACs, VATC, PVC. and GDAAC. Message

PM1 QA checks received Fri, 10 Nov 2000

failing at file 16:21:03 -0500 from Bhagi

boundaries and 7 Trivedi.

other fixes

**00-1083-** SCDV II 11/13/00 WINSTON, E. TE 5B.06_INGEST.05 A Ok to
close, files received 11/20/00

to SMC for distribution by the SMC. Message

to all DAACs, PVC received Wed, 15 MNov

and VATC. NCR 2000 17:20:39 -0500 form

28738 EcInReqMgr Renee Latimore.

Hangs

2

**00-1085-** SCDV II 11/14/00 HATFIELD, R. Remove Support for A Document
updates were 11/22/00

Predictive Orbit implemented by ESDIS

Processing for Aqua E-Mail received on

11/22/00.

**00-1087-** SCDV II 11/14/00 WINSTON, E. Test Executable A Ok to close,
file received by 11/20/00

5B.06_SDSRV.04 to the SMC and sent to LaRC

DAACs, PVC, & and GSFC. Message

VATC. Valids received Wed, 15 Nov 2000

fixes/additions for 09:31:73 -0500 from Renee

AMSR-E and GLAS Latimore.

nee

**00-1088-** M&O II 11/14/00 GAVIGAN, G. Install additional A Work
complete 02/13/03

GSFC M&O hardware

to support System

Administration

activities.

**00-1089-** SCDV II 11/14/00 WINSTON, E. Test Executable A Ok to close,
file received by 11/20/00

5B.06_DMS.05 to the SMC and sent to LaRC

DAACs, PVC & and GSFC. Message

VATC. This fixes the received Wed, 15 Nov 2000

Long Name for L7 09:30:19 -0500 form Renee

Floating Scene Ac Latimore.

**00-1090-** EDF IN 11/15/00 SELPH, W. Verify AMASS 4.12.4 A Closed by
an E-Mail from 12/11/00

in Prototype Lab RTSC on 12/11/00.

**00-1091-** M&O II 11/15/00 WINSTON, E. Test Executable 5B- A Ok to
close, file received by 11/20/00

06_ESDT.14 MODIS the SMC. Message

AQUA ESDTs\-- received Thu, 16 Nov 2000

MYD001/MYD003 for 11:40:45 -0500 from

GDAAC and other Rennee Latimore

MyDs for EDAAC.

**00-1092-** M&O II 11/16/00 WINSTON, E. Test Executable A File received
by the SMC 11/17/00

5B.06_STMGT_JF289 and sent to GSFC.

65 to GSFC. The From: Renee Latimore

Copy Daemons at Date: Fri, 17 Nov 2000

Goddard are core 11:11:54 -0500

dumping several ti

File has been received by

the SMC and sent to

GSFC.

\_

**00-1093-** M&O II 11/16/00 WALTER, J. Science Processors A Work
complete 02/13/03

need SGI Version 7.3

compliers to work

properly with IRIX 6.5

**00-1094-** EDF IN 11/17/00 KALLURI, S. Move sun machine A Closed by
E-Mail received 12/14/00

Hatteras and install from RTSC on 12/14/00.

new PC: install new

disk in sun machine

simonc.

**00-1094A** EDF IN 12/12/00 KALLURI, S. Move sun machine A Work
complete 02/13/03

Hatteras and install

new PC: install new

disk in sun machine

simonc.

**00-1096-** SCDV II 11/17/00 WINSTON, E. Test Executable A Date: Tue,
21 Nov 2000 03/21/03

5B.06_ESDT.15. 09:20:34 -0500

Includes MOPITT From: Renee Latimore

ESDTs for LaRc: \<rlatimor@gsfcsrvr4.gsfcm

Modis OCEANS, and o.ecs.nasa.gov\>

DAS - Ea for GSFC The following files have

been received by the SMC

and pushed to GSFC.

Please contact me when

your directory is available.

**00-1097-** SCDV II 11/20/00 NAKAMURA, E. VDB changes for A ESDIS
implemented the 11/28/00

ENBP02 : Add change to the VDB.

shipping/billing E-Mail received on

contacts to MSS User 11/28/00.

Profile

**00-1098-** M&O II 11/20/00 GAVIGAN, G. Procure for GSFC, Work complete
02/13/03

LaRC, NSIDC, & EDC

M&O 10/100 Ethernet

hardware to upgrade

Existing configuration

**00-1099-** SCDV II 11/21/00 JOHNSON, M. Release of 311 CD- Closed by
SCDV Board 12/06/00

520-002 through 311- Chairman

CD-528-002 for 5B.06 on 12/06/00.

**00-1101-** EDF IN 11/22/00 LINDSEY, C. Create A E-Mail received from
RTSC 11/29/00

IoAdAdvService_RCC on 11/29/00.

O database on

relbhp_srvr

**00-1102-** EDF IN 11/22/00 JOHNSON, P. Install Sybase License A E-Mail
received from RTSC 11/30/00

Previously Installed on on 11/11/00.

s0mos02 to s0mos01

**00-1103-** SCDV II 11/22/00 WINSTON, E. Test Executable A Date: Tue,
28 Nov 2000 06/23/01

5B.06_SDSRV.05 to 09:00:43 -0500

all sites. Provides From: Renee Latimore-

fixes to EDC ASTER Gray

L1B browse: The following files have

been received by the SMC.

\_

E-mail received from R.

Gray on 1/23/01. Work

complete from G. Roth.

**00-1104-** SCDV II 11/22/00 WINSTON , E. Test Executable 5B.06 A Date:
Thu, 30 Nov 2000 03/21/03

JDT.04 for EDC, 11:37:45 -0500

VATC, From: Renee Latimore-

PVC.Scheduled Gray

November delivery to \<rlatimor@gsfcsrvr4.gsfcm

EDC DAAC. o.ecs.nasa.gov\>

The following files have

been received by the SMC

and pushed to EDC.

**00-1105-** SCDV II 11/22/00 WINSTON, E. Test Executable A Closed as
OBE. 03/25/03

5B.06_DMS.06 to all

sites. Provides fixes

for EDC 28800,28798

and 29057 ASTER

ODL Di

**00-1106-** SCDV II 11/27/00 AUSDEN, H. Update Portmap and A Documents
posted to web 11/29/00

Program Register for on 11/29/00.

6A

**00-1108-** SCDV II 11/28/00 ALJAZRAWI, A. Authorize Distribution A
Close per e-mail message 06/24/01

of custom received Sat, 3 Feb 2001

event_demon from jarmstro.

Wrapper to

VATC/PVC

**00-1109-** EDF IN 11/28/00 LEVI, A. Install Sybase ASE A This CCR was
never 03/21/03

11.5.1 in the EDF logged with Approved

(String 1) on \'lionking\' Status and the hardcopy it

not in file cabinet. Per

conversation with BJ

Kimball no tasks are open

for the year 2000, therefore

will close as OBE.

**00-1110-** SCDV II 11/29/00 NAKAMURA, E. VDB changes for A Closed by
E-mail that the 12/06/00

NEW ticket ENBP03: changes were

Support for AIRS implemented by ESDIS

Summary Browse 12/6/00.

**00-1111-** SCDV II 11/29/00 WINSTON, E. Test Executable A Date: Thu,
30 Nov 2000 03/21/03

5B.06_DPS.04 to 11:31:38 -0500

DAACs, VATC, PVC. From: Renee Latimore-

Aligns ODL and Dprep Gray

files wirh \<rlatimor@gsfcsrvr4.gsfcm

corresponding 5B v o.ecs.nasa.gov\>

The following files have

been received by the SMC.

Please

notify me when your

directory is available.

**00-1112-** SCDV II 11/29/00 WINSTON, E. Test Executable A Date: Thu,
30 Nov 2000 03/21/03

5B.06_CLS.01 to all 15:36:54 -0500

sites. Provides fixes From: Renee Latimore-

for SMC to User Gray

Registration via \<rlatimor@gsfcsrvr4.gsfcm

EOSDIS Us o.ecs.nasa.gov\>

The following files have

been received by the SMC.

**00-1113-** SCDV II 11/30/00 SELPH, W. Verify AMASS 4.12.4 A Closed by
and E-Mail from 12/18/00

in the VATC RTSC on 12/18/00.

**00-1116-** M&O II 11/30/00 LEWALLEN, S. Hardware installations A Work
complete 02/13/03

for SPR and FSMS at

LaRC

CPU upgrade at

GSFC

Gigabit card move to

EDC

**00-1118-** SCDV II 11/30/00 WINSTON, E. Test Executable Date: Fri, 01
Dec 2000 03/21/03

5B.06_ESDT.16. 10:55:17 -0500

Includes some ESDTs From: Renee Latimore-

for each of the DAACs Gray

(six TAR files). ESDTs \<rlatimor@gsfcsrvr4.gsfcm

incl o.ecs.nasa.gov\>

The following files have

been received by the SMC.

Please

notify me when a directory

is available.

\_

**00-1119-** M&O II 11/30/00 DHARIA, R. Replication Server A Documents
have been 11/04/02

and Replication posted to WEB and ECOs

Server Manager have been completed.

11.5.1 (EBF8981)

SUN Maintenance

Upgrade for the E

**00-1120-** M&O II 11/30/00 DHARIA, R. Sybase Adaptiver A All ECOs have
been 03/21/03

Server 11.5.1.2 complete.

Maintenance Upgrade

for SUN, SGI, and HP

for the ECS Project

**00-1121-** SCDV II 12/01/00 WINSTON, E. Test Executable A Date: Fri,
01 Dec 2000 05/16/01

6A.02_DMS.01 to 14:55:08 -0500

VATC and From: Renee Latimore-

PVC.Provides fixes for Gray

PVC for DMS \<rlatimor@gsfcsrvr4.gsfcm

Chunking of INV o.ecs.nasa.gov\>

results The following files have

been received by the SMC.

Please contact me when a

directory is available.

**00-1124-** EDF IN 12/01/00 DHARIA, R. Memory upgrade for A Closed by
an E-Mail from 12/12/00

Functionality lab SGI RTSC on 12/12/00.

machines. (string1)

**00-1125-** EDF IN 12/01/00 DHARIA, R. Replace dms1 and A Withdrawn by
the SCDV 12/11/00

stallion SUN Board Chairman until

Machines in changes can be clearly

functionality lab with defined.

minidaac machines to

support additi

**00-1126-** EDF IN 12/01/00 DHARIA, R. Install Exebyte CHS A From: BJ
Kimball 01/06/03

Drivers for sioux \<bkimball@eos.east.hitc.co

machine m\>

Attached is a spreadsheet

showing closed CCRs that I

can actually track on our

system. Close date

12/13/00.

**00-1129-** SCDV II 12/04/00 DONDURUR, M. Install MSPHINX A Notice of
ECO completion 03/21/03

Software in PVC, received Wed, 20 Jun

p0spg07 host 2001.

**00-1131-** SCDV II 12/05/00 JOHNSON, M. Release od DIDs 311- A
Documents Dlvry date 03/21/03

CD-520-002 through Posted to EDHS

311-CD-528-002 Final 311-CD-520-002 12/6/00

Documentation for 12/6/00

Release 5B.06 311-CD-521-002 12/6/00

12/6/00

311-CD-522-002 12/6/00

12/6/00

311-CD-523-002 12/8/00

12/11/00

311-CD-524-002 12/7/00

12/8/00

311-CD-525-002 12/7/00

12/7/00

311-CD-526-002 12/6/00

12/6/00

311-CD-527-002 12/7/00

12/6/00

311-CD-528-002 12/7/00

12/6/00

**00-1134-** ECS I 12/06/00 JENNINGS-MCMAHO Update the ECS CCR approved
by ESDIS 02/26/01

Contract CDRD\--DID 2/8/01 document changes

222 implemented.

**00-1135-** M&O II 12/07/00 WINSTON, E. Test Executable A E-mail
received Fri, 08 Dec 02/15/01

5B.06_ESDT.17. 2000 09:06:16 from B.

Includes AIRs ESDTs Trivedi. The ESDT.17 tar

for GDAAC and files for 5B.07 are at the

MODIS SMC ready for distribution.

TERRA/AQUA for

EDC and one AS

**00-1136-** SCDV II 12/07/00 WINSTON, E. Test Executable A E-mail
received Fri, 08 Dec 02/15/01

6A.02_STMGT.02 to 2000 08:51:47 from B.

VATC, & PVC. Trivedi. Files are now in

STMGT fixes to SMC and ready for

improve performance. distribution.

**00-1140-** EDF IN 12/11/00 JOHNSON, M. Install Sybase Power A Per
conversation with BJ 03/21/03

Designor Physical and Kimball no tasks are open

Data Architect with for the year 2000, therefore

MetaWorks 7.5 on will close as OBE.

DBA PCs

**00-1145-** EDF IN 12/12/00 ARRINGTON, D. Install LINUX on MTD A Closed
by an E-Mail from 01/29/01

Toolkit machines RTSC on 01/29/01.

**00-1146-** SCDV II 12/12/00 ARRINGTON, D. Release the latest A Closed
as OBE. 03/21/03

MTD Toolkit to the

SCFs/ITs

**00-1147-** SCDV II 12/12/00 ARMSTRONG, M. Software A Document was
delivered 05/16/01

Development Plan 1/30/01 and put on EDHS

Update on 1/29/01.

**00-1149-** M&O II 12/12/00 DHARIA, R. IRIX 6.5.9m A Documents have
been 11/04/02

Maintenance Upgrade posted to WEB and ECOs

for SGI Science have been completed.

processor machines

only for the ECS

project.

**00-1150-** ECS II 12/12/00 PETERS, B. Release NPG 2810.1 A Document
posted to the 06/07/01

Security WEB.

Documentation

**00-1151-** M&O II 12/12/00 WINSTON, E. Test Executable Closed as OBE.
03/21/03

5B.06_STMGT.04 to

all sites. Provides

fixes for all STMGT

NCRS that have been

merged

**00-1152-** SCDV II 12/13/00 WINSTON, E. Test Executable A Date: Thu,
14 Dec 2000 05/16/01

5B.06_ESDT.18 09:49:46 -0500

Includes MISR ESDT From: Renee Latimore-

for LaRC Gray

\<rlatimor@gsfcsrvr4.gsfcm

o.ecs.nasa.gov\>

The following file has been

received by the SMC.

Please notify me when a

directory is available.

**00-1153-** SCDV II 12/13/00 GARRETT, M. PVC Baseline A Documents
posted to EBIS. 03/21/03

Refinements

**00-1155-** SCDV II 12/13/00 MACLIN, V. Add new 5B.XX Patch A No
response to e-mail 03/21/03

Ticket RM_5X_01 to message sent was

the VDB recorded (possibly not

received). Closed as OBE.

**00-1156-** SCDV II 12/13/00 MACLIN, V. Add new 6A Ticket A No response
to e-mail 03/21/03

RM_6A_09 to the message sent was

VDB recorded (possibly not

received). Closed as OBE.

**00-1157-** SCDV II 12/13/00 MACLIN, V. Update ticket A No response to
e-mail 03/21/03

RM_5B_05 due to message sent was

NCR ECSed28285 recorded (possibly not

received). Closed as OBE.

**00-1163-** M&O II 12/14/00 COLE, R. Install PDS equipment A Work
complete 02/13/03

at EDC

**00-1164-** M&O II 12/14/00 GARRETT, M. LaRC COTS SW A Work complete
02/13/03

Audit Baseline

Updates

**00-1165-** M&O II 12/14/00 GARRETT, M. GSFC COTS SW A Work complete
02/13/03

Audit Baseline

Updates

**00-1166-** M&O II 12/15/00 PRICKETT, K. Science Operations A
608-CD-001-006 was 02/13/03

Plan Update delivered 12/21/00 and

posted to EBIS on

12/21/00.

**00-1168-** SCDV II 12/18/00 WINSTON, E. Early Provisional copy A Date:
Mon, 18 Dec 2000 05/16/01

of Version 6A.03 for 18:14:41 -0500

preliminary testing in From: Renee Latimore-

the PVC. Make Gray

available to PVC an \<rlatimor@gsfcsrvr4.gsfcm

o.ecs.nasa.gov\>

The following files have

been received by the SMC.

\_

**00-1169-** M&O II 12/18/00 SELPH, W. Baseline AMASS A All ECOs were
completed 05/16/01

4.12.4 as of 3/01/01.

**00-1173-** SCDV II 12/21/00 WINSTON, E. Test Executable A Date: Fri,
22 Dec 2000 05/16/01

5B.06_TOOLKIT65.02 13:39:09 -0500

to the DAACs, PVC From: Renee Latimore-

and VATC. Gray

\<rlatimor@gsfcsrvr4.gsfcm

o.ecs.nasa.gov\>

The following file has been

received by the SMC and

pushed to GSFC and

LaRC.

\_

**00-1174-** SCDV II 12/21/00 WINSTON, E. Test Executable A Date: Fri,
22 Dec 2000 05/16/01

5B.06SDSRV.06 to all 13:40:40 -0500

sites. Provides fixes to From: Renee Latimore-

EDC for L7 floating Gray

scn \<rlatimor@gsfcsrvr4.gsfcm

and to GSFC f o.ecs.nasa.gov\>

The following files have

been received by the SMC

and pushed to GSFC and

LaRC.

\_

**00-1175-** M&O II 12/22/00 WINSTON, E. Test Excutable Work complete
02/13/03

5B.06_PDS.01 to

EDC. Provides DMS

changes for PDS from

the 5B6A baseline

**00-1176-** SCDV II 12/22/00 WINSTON, E. TE 5B.06_INGEST.06 E-mail
received Wed, 03 02/15/01

for distribution to all Jan 2001 12:02:19 from B.

DAACs, PVC and Trivedi. Files are now in

VATC. Fixes 29237, SMC and ready for

29236 and GRIB distribution.

fixes.

**00-1177-** SCDV II 12/22/00 WINSTON, E. Test Executable E-mail
received Wed, 03 02/14/01

5B.06_ESDT.19 Jan 2001 12:02:10 from B.

Includes ASTER, Trivedi. Files at the SMC

MODIS TERRA and and ready for distribution.

AQUA

MODIS TERRA 199s.