**97-1357A** ECS I 01/22/98 MCDONALD, K. General User Access copy went
to

to Data Acquisition contracts

Request Tool

**97-1374B** ECS II 01/14/98 REZAIYAN, A Staging Server Clean-
Superceded by 01/21/98

up Script at SMC Revision C.

DAAC

**97-1374C** ECS II 01/21/98 REZAIYAN, A Staging Server Clean-

up Script at SMC

DAAC

**97-1519B** EDF IN 02/24/98 SINGH, B. To add Management A

Agent (Subagent) to

system startup

procedure

**97-1640A** ECS II 03/04/98 NGUYEN, HAO Revision to RTM Forwarded to
RTM

Schema for Implementation

**97-1686A** ECS I 01/06/98 SCHWALLER, M. ERSDAC Updates to Copy
forwarded via

the ASTER ICD courier

**97-1686B** ECS I 03/06/98 SCHWALLER, M. ERSDAC Updates to Copy
provided to

the ASTER ICD Contracts

**97-1703A** REL2 II 02/27/98 MCDONALD, M. Upgrade the SGI A Upgrade of
the SGI

Compilers to V7.2 for compilers

the Science completed, see

Processors in the ECS ccmail.

Baseline

**97-1713A** EDF IN 01/02/98 JOHNSON, M. Release B PDPS Work completed
via 01/06/98

Default Database ccmail from M.

changes on Johnson.

\"Delaware\"

**98-0001-** EDF IN 01/02/98 JOHNSON, M. MSS Database Size ccmail from
M. 01/05/98

Increase Johnson. Work has

been completed.

**98-0002-** EDF IN 01/02/98 JOHNSON, M. MSS Database ccmail from M.
01/05/98

Creation Johnson. Work has

been completed.

**98-0003-** EDF IN 01/02/98 WHITE, R. Release B Drop 3.5 Work completed
by 01/15/98

EDF Database RTSC

Rename/Creation

**98-0004-** EDF IN 01/02/98 CARR, K. Allow merges to Drop Sueprseded by
01/06/98

3.0 Maintenance Revision A.

Branch

**98-0004A** EDF IN 01/06/98 CARR, K. Allow merges to Drop Work
completed by 01/07/98

3.0 Maintenance R. Gorsky.

Branch

**98-0005-** ECS II 01/02/98 JACKSON, L. Addendum to Toolkit

and HDF-EOS VDDs

for Patches Affecting

Drop 2 and 3

**98-0006-** EDF IN 01/05/98 FRANKS, B. CalenderDate object Closed by
01/27/98

name mispelled Originator. This

CCR needs to go to

the NCR board.

**98-0007-** EDF IN 01/05/98 JOHNSON, M. MSS Drop 3.5 CCR closed by
01/08/98

Database Size E:Mail from RTSC.

Increase

**98-0008-** ECS I 01/06/98 ULLMAN, R. Add SCF Interface to Copy given
to 01/28/98

SAGE III ICD contracts

**98-0008A** ECS I 04/08/98 ULLMAN, R. Add SCF Interface to Sent via
Courier.

SAGE III ICD

**98-0009-** EDF IN 01/06/98 SMITH, D. Upgrade FOS Closed per CC:Mail
03/25/98

Machines to from Doug Smith,

ClearCase 3.1.1 FOS.

**98-0010-** EDF IN 01/06/98 SMITH, D. Create ClearCase Closed per
CC:Mail 03/25/98

Registry Server for from Doug Smith,

FOS on \'simba\' FOS.

**98-0011-** FOS II 01/06/98 KOMENDA, SHARON FOS Acceptance Test
02/09/98

Report for Release B

Version 2.01.00: EOS

EOC for the ECS

Project

**98-0012-** EDF IN 01/06/98 JOHNSON, M. EDF Database Logins CCR closed
by 01/08/98

E:Mail from RTSC.

**98-0013-** EDF IN 01/06/98 JOHNSON, M. MSS Drop 3.5 CCR closed by
01/08/98

Replication Database E:Mail from RTSC.

Creation

**98-0014-** REL2 II 01/06/98 JOHNSON, M. Installation of ESRI A ESRI
has been 04/02/99

entered in the

COTS Baseline.

**98-0015-** FOS II 01/07/98 KOMENDA, SHARON Release B FOS 02/09/98

Version 2.10.00

Integration and

Acceptance Test

Report for the ECS

Project

**98-0016-** ECS II 01/07/98 HURST, J. Procurement of 1998 Forwarded to

Support for One F220 procurement

Network Appliance

Server

**98-0017-** ECS II 01/07/98 HURST, J. Procurement of Power Forwarded to

Computing Support for procurement

1998

**98-0018-** EDF IN 01/07/98 NGUYEN, H. Sun Server requested Closed via
e-mail 02/06/98

for RTM is no longer respondent

needed.

**98-0019-** REL2 II 01/07/98 ALABASTRO, M. Baseline GSFC Test CCR
Baselined and 01/12/98

Hardware posted to WEB.

**98-0020-** REL2 II 01/07/98 MELLIS, G. Final LaRC DAAC A Baselined and
04/02/99

Disk & Raid posted to the WEB.

Partitioning Diag.

(incor. of at-launch h/w

changes)

**98-0021-** REL2 IN 01/07/98 CASE, LYNNE Upgrade the JDK 01/16/98

Version from 1.1.2 to

1.1.5 in /tools/java

**98-0022-** REL2 II 01/07/98 MILLER, K. VATC and all DAACs: Technical
approach

Create mount point for deemed to be

Ingest RAID on incorrect.

STMGT media server

machines

**98-0023-** EDF IN 01/07/98 JOHNSON, M. Development Work completed by
01/16/98

EcsAssistant RTSC

Database Creation

**98-0024-** EDF IN 01/07/98 JOHNSON, M. Need a tape drive on Closed via
e-mail 02/06/98

\"Shelby\", EIN#544 respondent

**98-0025-** EDF IN 01/08/98 SWENTEK, L. Need additional Sun Closed via
e-mail 02/06/98

machine for MSS respondent

custom servers in the

EDF

**98-0026-** EDF II 01/08/98 RACHAKONDA, S. UNIX User Account for Closed
per E:Mail 03/25/98

SGI Consultant on from RTSC.

SGI Machines

**98-0027-** EDF IN 01/08/98 WAGLE, R. DCE Cell-Admin Worked completed
01/16/98

Privileges for Raj by RTSC

Wagle

**98-0028-** EDF IN 01/08/98 COMPTON, DAVID Need a SUN system to Closed
per E:Mail 04/10/98

replace Krypton from RTSC.

(ClearCase license

host)

**98-0029-** EDF IN 01/08/98 SMITH, DOUGLAS Upgrade FOS Closed per
CC:Mail 03/25/98

Machines to Solaris from Doug Smith,

2.6 FOS.

**98-0030-** EDF IN 01/08/98 WISE, MIKE Relocate SGI Work completed by
02/04/98

Workstation (edsel) HTSC.

**98-0031-** EDF IN 01/09/98 JOHNSON, M. Establish a group for Closed
per CC:Mail 03/23/98

managing files within from Michelle

the Construction Johnson,

Office Originator.

**98-0032-** EDF IN 01/09/98 JOHNSON, M. EDF Development Worked
completed 01/15/98

Subscription Database by RTSC

Size Increase

**98-0033-** EDF IN 01/09/98 SWAB, A. Upgrade SCDO ClearCase upgrade
03/02/98

Machines to completed by SW

ClearCase 3.1.1 CM on 2/28/98.

**98-0034-** REL2 II 01/09/98 ALABASTRO, M. Baseline SGI RAID A Work
complete. 04/02/99

Controller Microcode

(Flare Code)

**98-0035-** ECS II 01/12/98 HURST, J. Procurement of 1998 Withdrawn per
01/14/98

Support for Cabletron cc:mail in folder

Communications

Hubs, Switches and

Concentrator

**98-0036-** ECS II 01/12/98 HURST, J. Procurement of Fore Forwarded to

Systems (Was Procurement

Alantec) Hardware

and Software Support

for 1998

**98-0037-** EDF IN 01/12/98 KLEIN, LARRY Remote User error. 01/24/98

Accounts for the

miniDAAC

**98-0039-** REL2 IN 01/13/98 YANG, W. Request for Changing error.
01/16/98

the NFS mount points

baseline for the

minidaac

**98-0040-** REL2 II 01/14/98 BOLLINGER, RAND VATC Baseline A Baselined
and 04/02/99

Hardware Diagram posted to WEB.

**98-0041-** REL2 II 01/14/98 WELLS, T. GSFC Release 2.0 CCR closed,
01/16/98

Cable Management baselined and

Plan posted to Web.

**98-0042-** EDF IN 01/14/98 JOHNSON, M. Ingest Database Login Worked
completed 01/16/98

Addition by RTSC

**98-0043-** EDF IN 01/14/98 JOHNSON, M. Move of a S-Designor Worked
completed 01/27/98

License by RTSC

**98-0044-** EDF IN 01/14/98 JOHNSON, M. Sudo Privileges on Closed per
CC:Mail 03/23/98

\"Delaware\" EIN# 4968 from Michelle

Johnson,

Originator.

**98-0045-** REL2 IN 01/14/98 MCCARTNEY, D. Delete the Drop 2 Superceded
by 01/16/98

Install and Acceptance Revision A.

at the EDC in the ECS

Baseline Primavera

Sch.

**98-0045A** REL2 IN 01/16/98 MCCARTNEY, D. Delete the Drop 2 Superceded
by 98- 01/20/98

Install and Acceptance 0066. Additional

at the EDC in the ECS chgs needed after

Baseline Primavera approval of 98-

Sch. 0045A.

**98-0046-** EDF IN 01/14/98 GALLAHER, T. Relocate SUN 25/50 Closed per
E:Mail 02/23/98

Workstation from from RTSC.

3008E to 2073E for

support of

Unify/XRP/ILM

**98-0047-** ECS II 01/14/98 COX, K Update ESDT Tables forwarded to

Baseline RTM for

implementation.

**98-0048-** ECS II 01/15/98 HURST, J Procurement of 1998 Copies
forwarded to

support for Cabletron Procurement.

Comm SWITCHES

and Concentrator

**98-0051-** ECS II 01/16/98 MCNAMEE, B. EOSD Evolvability Superceded by
02/09/98

Evolution (to apply Revision A

F&PRS direction to

evolvable

requirements)

**98-0051A** ECS II 02/09/98 MCNAMEE, B. EOSD Evolvability Tables
forwarded to

Evolution (to apply RTM for

F&PRS direction to Implementation

evolvable

requirements)

**98-0052-** ECS I 01/16/98 RACKLEY, M. Enhance Command copies were sent
to

Execution Verification Contracts

Capabilities Change to

the ECS Level 3

Requirements

Specifica

**98-0053-** ECS I 01/16/98 RYKOWSKI, T. Update the EDOS copies given to

TGT ICD for Pulse contracts

Generator Withdrawal

from GSIFs/NCC Non-

Compliance with UIFC

ID in

**98-0054-** ECS I 01/16/98 ADAMS, C. Update the PDB Dfed Copy provided
to

to Include ERSDAC Contracts

Comments

**98-0056-** EDF IN 01/16/98 SMITH, DAN Infrastructure Machine Closed
per E:Mail 04/16/98

Upgrades from RTSC.

**98-0057-** ECS II 01/16/98 JALLETA, L Email Parser L4 superseded by
02/11/98

Requirements revision A

**98-0057A** ECS II 02/11/98 JALLETA, L Email Parser L4 Tables forwarded
to

Requirements RTM for

Implementation

**98-0058-** ECS II 01/16/98 MCDONALD, M. Update the Release Copy
forwarded to

2.0 Drop 3.5 Master Scheduling (Steve

Schedule in The Norman)

Game Plan

**98-0059-** ECS II 01/16/98 CREECY, R Publication of the ECS

Operations Plan for

Release B Document

**98-0060-** EDF IN 01/19/98 GROSS, CHARLES Release B Drop 4.0 Closed by
RTSC on 01/24/98

EDF Database 1/22/98

Rename/Creation

**98-0061-** REL2 II 01/20/98 BOLLINGER, RAND EDF NFS Mount CCR closed;
03/30/98

Points baseline posted to

the web.

**98-0062-** REL2 II 01/20/98 BOLLINGER, RAND GSFC NFS Mount A Baselined
and 04/02/99

Points posted to WEB.

**98-0063-** EDF IN 01/20/98 HARRIS, VINCENT Sudo access for Closed via
e-mail 02/06/98

Discover respondent

**98-0064-** REL2 II 01/20/98 PAGE, LISA Missing Mount point Closed per
E:Mail 04/17/98

for STMGT in baseline from RTSC.

**98-0065-** REL2 II 01/20/98 HAYNES, RANDY Add EMASS AMU CCR Baselined
and 01/23/98

Network Connection to Posted

VATC

**98-0066-** ECS II 01/20/98 MCCARTNEY, D. Change Dates for the Copy
forwarded to

Initial Code Install and Schedules (Steve

Acceptance Tests at Norman)

the EDC in ECS

Master Baseline Sch

**98-0067-** EDF IN 01/20/98 JOHNSON, MICHEL Moving all Closed per
E:Mail 03/17/98

development system from RTSC.

monitoring efforts on

Big Brother to EDF1

pager

**98-0068-** EDF IN 01/20/98 DUFFY, COLLEEN Upgrade the FOS A Close per
report 08/31/98

baseline from Frank Watson

(see folder for

cc:mail)

**98-0069-** EDF IN 01/21/98 SPYRISON, JACOB Install McCabe Visual
Closed per E:Mail 04/10/98

Quality Tool upgrade from RTSC.

to v 6 on deimos

**98-0070-** ECS I 01/22/98 WATT, W. Update the Landsat 7 copies
distributed to

IGS ICD contracts on

2/20/98

**98-0071-** ECS II 01/22/98 NGUYEN, HAO RTM Schema Change

(Remove

External_interface

class)

**98-0072-** ECS II 01/22/98 NGUYEN, HAO RTM Schema Change Tables to RTM
for

(Remove IT_B class) implementation.

**98-0073-** ECS II 01/22/98 NGUYEN, HAO RTM Schema Change Tables to RTM
for

(Remove AT_B class) implementation

**98-0074-** REL2 II 01/22/98 ARRINGTON, D Release to Instrument A Work
Completed. 04/02/99

Teams of Toolkit Fixes

10225 & 10755.

Addendum to Toolkit

5.2.1 VDD

**98-0075-** REL2 II 01/22/98 AUSDEN, H. Do not Automount Withdrawn for

libraries and COTS approval of 98-

Software used during 0402.

operations, for

reliability reasons

**98-0076-** REL2 II 01/22/98 AUSDEN, H. Update the port map CCR
Baselined and 03/27/98

baseline posted to the WEB.

**98-0077-** REL2 II 01/22/98 AUSDEN, H. Add directory for each
Withdrawn by 04/17/98

product to the COTS Originator. ccmail

Software Version put in file folder.

Baseline

**98-0078-** REL2 II 01/22/98 WELLS, T. GSFC Floor Plan A Baselined and
04/02/99

posted to the WEB.

**98-0079-** REL2 II 01/22/98 WELLS, T. GSFC SCSI Switch A Baselined and
04/02/99

Cable Management posted to the WEB.

Plan

**98-0080-** REL2 II 01/22/98 WELLS, T. GSFC Cable baselined to rev. 2
03/30/98

Management Plan and posted on

WEB.

**98-0081-** REL2 II 01/22/98 ALABASTRO, M. GSFC and SMC A Baselined and
04/02/99

Revised At-Launch posted to WEB.

Hardware Design

**98-0082-** REL2 II 01/22/98 PETERS, B. Upgrade IBM 3590 A Work
completed. 04/02/99

Tape Drive Microcode

**98-0083-** REL2 II 01/22/98 PETERS, B. NFS Mount Points A Baselined
and 04/02/99

Revision posted to the WEB.

**98-0084-** REL2 II 01/22/98 PETERS, B. Baseline AMASS A Baselined and
04/02/99

4.9.0.1 posted to the WEB.

**98-0085-** REL2 II 01/22/98 PETERS, B. Upgrade DAS A Work completed
04/02/99

Software on ECS and Baselined and

AMU\'s posted to the WEB.

**98-0086-** ECS I 01/23/98 ADAMS, C. Update the ECS sent via courier on

SDVF ICD, #505-41- 3/11/98

37

**98-0088-** EDF IN 01/23/98 KLEIS, K. Missing DMS/IOS A Baselined and
04/02/99

Configuration Change posted to the WEB.

Forms from the

Installation Notebook

**98-0089-** REL2 II 01/23/98 WELLS, T. EDC Floor Plans A Baselined and
04/02/99

posted to the WEB.

**98-0090-** REL2 II 01/23/98 WELLS, T. EDC Cable A Baselined and
04/02/99

Management Plan posted to the WEB.

**98-0091-** REL2 II 01/23/98 SCHWARTZ, C. Patch 02 to Drop 3 A Work
Completed. 04/02/99

Custom Software

Baseline

**98-0092-** EDF IN 01/24/98 JOHNSON, M. To increase RAM on Closed per
E:Mail 04/03/98

\"Bajoran\" and from RTSC.

\"Protege\"

**98-0093-** EDF IN 01/24/98 PARHAM, R. Relocate Sun Closed via e-mail.
02/10/98

Workstation (godzilla)

**98-0094-** EDF IN 01/24/98 JOHNSON, G. Rack/Power Changes A Work
completed, 04/28/98

in 1057 see ccmail.

**98-0095-** ECS II 01/26/98 BILLUPS, R. Update Rlease

Development at

Launch System

Capabilities

**98-0097-** EDF IN 01/26/98 COLOMBO, L Request for S- Closed per E:Mail
04/17/98

Designor from RTSC.

**98-0098-** REL2 II 01/26/98 WELLS, T. EDC SCSI Switch Baselined and
02/25/98

Cable Management posted to WEB.

Plan

**98-0099-** EDF IN 01/26/98 JOHNSON, M. Install IMSL on Work completed
by 02/04/98

\"COMANCHE\" HTSC.

**98-0100-** ECS I 01/27/98 HAN, D. Level 2 and 3 Updates sent via
courier on

for Ancillary Data 3/11/98

**98-0101-** EDF IN 01/27/98 TIETZ, D Establish a Database Closed via
e-mail 02/06/98

for the ECS Software respondent

Reuse Project

**98-0102-** EDF IN 01/27/98 JOHNSON, M. Request for HP to run Closed
per CC:Mail 03/23/98

Openview from Michelle

Johnson,

Originator.

**98-0103-** EDF IN 01/27/98 JOHNSON, M. Request for Two Sun CCR closed
in 02/13/98

Machines for CEOS error. Equipment

Development not available in-

house.

Forward to ECS

CCB for

procurement.

**98-0104-** EDF IN 01/27/98 THOMAS, C. Redistribution/Reconfi Closed
via e-mail. 02/10/98

guration of Science

Office X-Term to

Support ESDT SV&T

**98-0105-** REL2 IN 01/27/98 SAGAR, V. 7.2 Compilers A Work completed.
04/02/99

**98-0106-** REL2 II 01/27/98 SVEHLA, E. Modify NFS Mount Closed per
E:Mail 03/03/98

Point Options for from RTSC.

t1drg01 to include

rsize and wsize

attributes

**98-0108-** REL2 II 01/28/98 PETERS, B. Add EMASS AMU to A Baselined
and 04/02/99

GSFC and LaRC posted to the WEB.

Network Diagrams

**98-0109-** ECS II 01/28/98 MCNAMEE, B. IUS License Allocation Copy
forwarded to

A. Abtahi

**98-0110-** EDF IN 01/28/98 JOHNSON, M. MSS Development Closed via
e-mail 02/06/98

Database Renaming respondent

**98-0111-** EDF IN 01/28/98 WELL, T. DDTS Database Move Closed via
e-mail 02/06/98

respondent

**98-0112-** EDF IN 01/28/98 KLEIN, L. Debugging Tools in A Closed
4/22/98 per 10/16/98

the Mini-DAAC Frank Watson

(RTSC).

**98-0113-** EDF IN 01/28/98 JOHNSON, M. To configure Closed via e-mail
02/06/98

\"Amazon\" for MSS respondent

prototyping Efforts

**98-0114-** REL2 II 01/28/98 KING, RON Installation of Test Four CCRs
have

Tool Support H/W and already been

S/W at the DAACs submitted to CCB.

CCRs 98-0019, 98-

0345, 98-0421, and

98-0484.

**98-0115-** REL2 II 01/28/98 ALABASTRO, M. EDC Revised At- CCR
Baselined and 03/30/98

Launch Hardware posted to WEB.

Design

**98-0116-** REL2 II 01/28/98 PETERS, B. Update GSFC

Network Diagram and

IP Address

Assignment (DAAC)

Hosts

**98-0117-** REL2 II 01/28/98 ABERNATHY, M. Need Tapes for Test A
Baselined and 04/02/99

Data posted to the WEB.

**98-0118-** EDF IN 01/30/98 LARSON, E. Ghostview and A Documents
10/06/98

Forcheck need to be baselined and

installed on SSI&T posted to WEB.

Machines

**98-0119-** REL2 II 01/30/98 HAYNES, RANDY Add FDDI A Baselined and
04/02/99

Concentrator to VATC posted to the WEB.

Network

**98-0120-** EDF IN 01/30/98 TIETZ, DIETMAR Install Sybase SQL Closed
via e-mail 02/06/98

software for the ECS respondent

Software Reuse

Project

**98-0121-** REL2 II 01/30/98 WELLS, TIM Request for Host Superceded by
02/04/98

Name and IP Address Revision A.

**98-0121A** REL2 II 02/04/98 WELLS, TIM Request for Host A

Name and IP Address

**98-0122-** REL2 II 01/30/98 JOHNSON, M. Maintenance Closed per CC:Mail
03/23/98

Upgrades to COTS in from Michelle

EDF Johnson,

Originator.

**98-0123-** EDF IN 01/30/98 JOHNSON, M. Install Builder Superceded by
02/02/98

Xcessory 3.5.1 in the Revision A.

EDF

**98-0123A** EDF IN 02/04/98 JOHNSON, M. Install Builder Closed per
CC:Mail 03/23/98

Xcessory 3.5.1 in the from Michelle

EDF Johnson,

Originator.

**98-0124-** EDF IN 01/30/98 BROWN, D. NFS Mount Points for A
Repartition disk to

the RAID on Raven 20 Gig to limit total

Exported to Cherokee available space to a

reasonable limit.

**98-0125-** EDF IN 01/30/98 JOHNSON, M. Request for Quantify Closed per
CC:Mail 03/23/98

to be installed on from Michelle

\"Yakko\" EIN#0370 Johnson, originator.

**98-0126-** ECS II 02/03/98 JALLETA, L. CSS and CLS MOJO Superseded by
09/01/98

Gateway Revision A

Requirements

**98-0126A** ECS II 09/01/98 JALLETA, L. CSS and CLS MOJO RTM Baselined
on 09/21/98

Gateway 9/17/98

Requirements

**98-0127-** REL2 II 02/03/98 PETERS, B. EMASS AMU Work completed,
05/12/98

Software Upgrade see cc:mail.

**98-0128-** REL2 IN 02/03/98 PETERS, B. Implement Secure Secure Shell
02/06/98

Sheel 1.2.21 in VATC program installed

and EDC by Byron Peters,

see ccmail.

**98-0129-** EDF IN 02/03/98 KLEIN, L. SGI V7.2 Compiler CCR closed per
04/10/98

Test E:Mail from RTSC.

**98-0130-** ECS II 02/03/98 MAHONEY, M. Remove install TSI Forwarded to
S.

Mini-DAAC activity for Norman

Drop 3 from the ECS

Dev. Project Master

Baseline Sch.

**98-0131-** REL2 II 02/03/98 MAHONEY, M. Install Mini-DAAC A Forwarded
to S.

Install for Drop 3.5 Norman.

from the ECS Dev.

Project Master

Baseline Schedule

**98-0132-** EDF IN 02/03/98 COCKERILL, K. Database Closed via e-mail
02/06/98

Administration respondent

accounts for M&O

Personnel

**98-0134-** REL2 II 02/03/98 MELLIS, G. DAAC Disk & RAID A

Partitioning Diagram

Mods

**98-0136-** EDF IN 02/04/98 JOHNSON, M. Database Login EDF Closed via
e-mail 02/06/98

(Development Only) respondent

**98-0137-** REL2 IN 02/05/98 COMPTON, D. Sun Patch for Closed via
e-mail 02/06/98

Incagold\'s Erractic respondent

Fiber SCSI Channel

Behavior

**98-0138-** ECS II 02/05/98 JAEGER, T DID 526 Basesline Withdrawn by
02/10/98

originator due to

OBE

**98-0139-** EDF IN 02/05/98 SAGAR, V. Project Plan for 7.2 CCR not
needed. 10/07/98

Compilers Testing on

s0mog01 (SGI)

Machine

**98-0142-** EDF IN 02/05/98 GADSON, G Install Z-Mail 4.0 Closed per
CC:Mail 03/25/98

from Doug Smith,

FOS.

**98-0143-** EDF IN 02/05/98 GADSON, G Move Sun Workstation Closed per
CC:Mail 03/25/98

\"Tigger\" from Doug Smith,

FOS.

**98-0144-** EDF IN 02/05/98 GADSON, G Install C++ Compiler Closed per
E:Mail 04/10/98

Licenses from RTSC.

**98-0145-** ECS I 02/06/98 KELLY, A. PM-1 On-Orbit Copy provided to

Operations Prelaunch Contracts

Requirements Update

to the ESDIS L2 Reqs,

#423-10-01-0

**98-0146-** ECS I 02/06/98 KELLY, A. CHEM On-Orbit Copy provided to

Operations Prelaunch Contracts

Reqs Update to the

ESDIS L2 Reqs, V0

#423-10-01-0

**98-0147-** ECS I 02/06/98 KOZON, B. Removal of Kerberos Copy provided
to

from the EOC SSIM Contracts

ICD

**98-0148-** REL2 II 02/06/98 PARHAM, RON Upgrade of HiPPI A Software
versions

Switch controller card baselined in CCR

98-0152.

**98-0151-** REL2 IN 02/06/98 MOLINET, MIKE New MSS DB CCR closed per
02/13/98

Accounts for Drop 4 E:Mail from RTSC.

**98-0152-** REL2 II 02/06/98 AUSDEN, HOWARD Add directory for each A

product to the COTS

Software Version

Baseline

**98-0153-** REL2 II 02/06/98 AUSDEN, H. Define the Contents of
Superceded by 03/31/98

the ECS Baseline Revision A.

**98-0153A** ECS II 03/31/98 BURFORD, B. Define the Contents of

the ECS Baseline

**98-0154-** EDF IN 02/09/98 FRANKS, B. Grant Permission to Closed via
cc-mail 02/11/98

build task against Drop

3 Baseline

**98-0155-** EDF IN 02/09/98 JOHNSON, M. Install ODBC Driver on Closed
per E:Mail 03/16/98

PC in Database from RTSC which

Development and indicated that no

Management\'s Group action was to be

taken per originator,

Michelle Johnson.

**98-0156-** EDF IN 02/09/98 COMPTON, D. Installation of Idled CCR
closed per 04/13/98

through out the CC:Mail from Frank

infrastructure Watson, RTSC.

**98-0157-** ECS I 02/09/98 HURST, J. Procurement of NEC Forwarded to

17\" & 21\" Monitor procurement

Maintenance Support

for 1998

**98-0159-** EDF IN 02/09/98 THOMAS, C Update drop 3 A Determine patch

descriptors to number and deliver

represent changes to in accordance with

MODIS descriptors patch IPT

procedures.

**98-0160-** EDF IN 02/09/98 MOSES, L Sybase Open Switch A CCR withdrawn
by 05/04/98

Software Evaluation originator.

**98-0162-** REL2 II 02/09/98 MOSES, L Baseline Changes to A 07/14/98

Support Sybase

Replication Server

Design

**98-0165-** ECS II 02/09/98 CORBETT, M RAID for SMC CCR was 02/13/98

generated in error

by originator.

**98-0166-** EDF IN 02/10/98 ABTAHI, ABDOLLA Request Of Four Closed per
E:Mail 03/16/98

Workstations X-terms from RTSC.

Dedicated to System

Performance Team

**98-0167-** ECS II 02/10/98 HURST, J Procurement of Forwarded to

Exabyte hardware procurement

support for 1998

**98-0168-** EDF IN 02/10/98 SAGAR, VIDYA Need for Additional A Error.

Disk Space of 10GB in

s0mog01 (SGI) with

7.2 Compilers on it.

**98-0169-** ECS II 02/10/98 BURFORD, B. V2.0 Game Plan Copies provided
to

(January 1998) M. MacDonald,

**98-0170-** EDF IN 02/10/98 TIETZ, DIETMAR Provide more disk Closed per
E:Mail 02/23/98

space for Stimpy from RTSC.

**98-0171-** EDF II 02/10/98 JOHNSON, M. Tape Drive for MSS CCR closed.
No 04/13/98

CM Servers and Other longer needed by

XRP-II Machines originator.

**98-0172-** ECS II 02/11/98 CORBETT, M. Procurement of 2nd Per
originator, this 02/20/98

Science Processor CCR is withdrawn.

and RAID for GSFC See cc:mail in

folder.

**98-0173-** ECS II 02/11/98 CORBETT, M. Procurement of 3rd Per
originator, this 02/20/98

GSFC Science CCR is withdrawn.

Processor and RAID See cc:mail in

folder.

**98-0174-** ECS II 02/11/98 CORBETT, M. Procurement of LaRC Per
originator, this 02/20/98

Science Processor CCR is withdrawn.

and RAID See cc:mail in

folder.

**98-0175-** ECS II 02/11/98 CORBETT, M. Procurement of EDF Copies sent
to

SP RAID Procurement

**98-0176-** ECS II 02/11/98 JOYNER, K. Procure Software Software is no

Support on ER longer being used

Mapper by SO, therefore,

no maintenance

support is needed.

**98-0178-** ECS II 02/11/98 HO, NATASHA FOS Release B

Version 2.01.01

Version Description

Document for the ECS

Project

**98-0179-** ECS II 02/11/98 HURST, J. Procurement of HP Copies provided
to

Printer and Scanner Procurement.

Support for 1998

**98-0180-** EDF IN 02/11/98 GADSON, GARY Move Sun A Closed 4/23/98 per
10/16/98

Workstations Frank

Watson(RTSC).

**98-0181-** REL2 II 02/11/98 LEE, L. Need Duplexer

Element for LARC

ECS M&O Printer

**98-0182-** EDF IN 02/11/98 WHITE, ROYAL JR DEV01 Mode EDF Closed per
E:Mail 02/13/98

Database Creation from RTSC.

**98-0183-** EDF IN 02/12/98 FRANKS, BIFF Grant permission to Work
completed by 02/12/98

build task against Drop ClearCase support

3 baseline Group. A copy of

notice inserted in

folder.

**98-0184-** EDF IN 02/12/98 COMPTON, D. Have an Urgent need Worked
completed 02/12/98

of an external 2 gig by HTSC on

Disk Pack 2/12/98.

**98-0185-** REL2 II 02/12/98 MANION, D. Add Mount Point from A

Science Processor

(x0SPGnn) to AIT host

(x0AISnn)

**98-0186-** EDF IN 02/12/98 UHALZY, JOHN Needed PATCHES for A Sync with
7.2

drpepper (SGI) compiler decision.

**98-0187-** REL2 II 02/12/98 PETERS, BYRON NFS Mount Points A

Revision

**98-0188-** REL2 II 02/12/98 COX, KARL Update B.O Descriptor Baselined
and 02/25/98

File Template to be posted to WEB.

compatible with Drop 4

**98-0189-** REL2 II 02/12/98 MELLIS, GEORGE Final NSIDC DAAC Baselined
and 03/31/98

Disk & RAID posted to WEB.

Partitioning Diagrams

(incorporation of at-

launch h/w changes)

**98-0190-** ECS II 02/13/98 JACKSON, L Version 2 Drop 02/14/98

3.02.02 (Patch)

**98-0191-** REL2 II 02/13/98 WELLS, T. LaRC SCSI Cable baselined and
03/30/98

Management Plan posted to WEB.

**98-0192-** REL2 II 02/13/98 WELLS, T. LaRC Cable A Post to \"PETE\"

Management Plan Only!

**98-0194-** EDF IN 02/13/98 HALL, A Test Data to be A

Staged at SMC for

LaRC Testing

**98-0195-** REL2 II 02/13/98 WELLS, T. GSFC SCSI Cable A

Management Plan

**98-0196-** REL2 II 02/13/98 WELLS, T. LaRC Floor Plan A

**98-0197-** REL2 II 02/13/98 ALABASTRO, M. LaRC Revised At- A

Launch Hardware

Design

**98-0198-** ECS II 02/17/98 HURST, JOE Procurement of 1998 Copies to

HP HW and SW procurement

Support at NSIDC (Hughes)

**98-0199-** EDF IN 02/17/98 JOHNSON, MICHEL Changes in desktop Closed
per E:Mail 03/03/98

hardware for IOS/DMS from RTSC.

Subsystem

**98-0200-** REL2 II 02/17/98 JOHNSON, MICHEL Maintenance upgrade A

of IDL

**98-0201-** REL2 II 02/17/98 JOHNSON, MICHEL Maintenance upgrade A

of FORCHECK

**98-0202-** ECS I 02/18/98 SCOTT, S. Modify FORTRAN Copy provided to

Extensions and Add C Contracts

Prohibited Function

**98-0203-** REL2 II 02/18/98 THOMAS, C. Update Drop 3 A

Descriptors to

Represent Changes to

ASTER External

Ancillary Descriptors

**98-0204-** EDF IN 02/18/98 JOHNSON, MICHEL EDF Database Logins Closed
per E:Mail 02/23/98

from RTSC.

**98-0206-** ECS II 02/19/98 PRICKETT, K. M&O Certification Plan

for the ECS Program

**98-0207-** EDF IN 02/19/98 MOSES, LINWOOD Increase Disk Partition
Closed per E:Mail 03/03/98

for Integration Lab from RTSC.

Replication Instances

**98-0208-** REL2 II 02/19/98 COOKE, V. Files Needed at LaRC A

for checkout & Testing

**98-0209-** ECS II 02/19/98 JALLETA, L Add/Update Superseded by
03/04/98

DADs/IMS/PGS/SDPS Revision A

L3\'s and RBR\'s from

F&PRS Updates of

CH 40 and 43

**98-0209A** ECS II 03/04/98 JALLETA, L Add/Update Superseded by 98-
03/12/98

DADs/IMS/PGS/SDPS 0304.

L3\'s and RBR\'s from

F&PRS Updates of

CH 40 and 43

**98-0210-** REL2 II 02/20/98 PETERS, B. Purchase Secure A Copies sent
to

Shell UNIX Servers procurement

and PC Clients

**98-0211-** REL2 II 02/20/98 PETERS, B. Baseline and A Baseline

Implement Secure documents will be

Shell in all ECS update prior

Environments implementing

Secure Shell.

Notify CM upon

completion.

**98-0212-** EDF IN 02/20/98 JOHNSON, M. SDSRV Database Closed per
E:Mail 02/23/98

Size Increase for EDF from RTSC.

Development Stability

Lab

**98-0213-** EDF IN 02/20/98 JAEGER, T. Temporary A Closed per T.
10/07/98

Replacement for Jaeger. Work

Incagold completed.

**98-0215-** REL2 II 02/20/98 CORBETT, M Memory Upgrades for A Copies
sent to

LARC SP procurement

**98-0216-** ECS II 02/20/98 CORBETT, M Procurement of Copies forwarded
to

Science Processor Procurement.

and RAID

**98-0217-** EDF IN 02/20/98 PAGE, LISA Need CCR closed per 03/23/98

xrunner/LoadRunner E:Mail from RTSC.

installed in the VATC

and accessible from

t1inso1 and t1ins02

**98-0218-** REL2 II 02/20/98 COOKE, VIC Additional Files A Copy given
to Frank

Needed at LaRC for Watson, RTSC

C/O & Install

**98-0222-** ECS II 02/20/98 CORBETT, M Procurement: Copy given to

Software Procurement

Enhancements to

SQS

**98-0223-** EDF IN 02/20/98 JOHNSON, MICHEL Test OD: Versopm 5.0 Closed
per CC:Mail 03/23/98

in the IDG Test Cell from Michelle

Johnson, originator.

**98-0224-** EDF IN 02/23/98 MANION, D. Reconfiguration of X- CCR was
brought 02/25/98

terms to Support back to EDF/REL2

Patch Testing in Room to reject the

1028 approval on 2/24/98

of this CCR. The

reconfiguration of

X-terms in Room

1028 did not need

to be done. This

CCR will be closed.

**98-0225-** ECS I 02/23/98 RYKOWSKI, T. Update ICD between via courier
on

ASTER GDS and 2/25/98

EDOS for Two \"TAR\"

Files per Tape

**98-0226-** ECS II 02/23/98 CORBETT, M. Procurement of LaRC Copies
forwarded to

Science Processor Procurement.

and RAID

**98-0228-** ECS II 02/23/98 CORBETT, M. Procurement of 3rd Copies
forwarded to

GSFC Science Procurement.

Processor and RAID

**98-0229-** REL2 II 02/23/98 LARSON, E. Install Digital Elevation A

Model Data at GSFC

and EDC DAACs

(Patch No. 3.02.06)

**98-0231-** EDF IN 02/23/98 JOHNSON, M EDF Database Logins Closed per
E:Mail 03/03/98

from RTSC.

**98-0232-** EDF IN 02/23/98 LINDSEY, C Evaluation of Visual Closed per
E:Mail 03/03/98

Numerics PVWave from RTSC.

Product

**98-0233-** EDF IN 02/24/98 LARSON, E. Install Autosys Closed per
E:Mail 03/03/98

Remote Agent on from RTSC.

s0mog01 for 7.2

compiler tests

**98-0234-** ECS II 02/24/98 JUSTICE, E. Second Draft Update

to CDRL 313

**98-0238-** REL2 IN 02/25/98 UJHAZY, M. Enhancements to Ecs Closed per
E:Mail 03/03/98

Assist from RTSC.

**98-0239-** EDF IN 02/25/98 JOHNSON, M. Install Additional Closed per
E:Mail 03/16/98

Xterms in the Stability from RTSC.

Lab

**98-0240-** EDF IN 02/25/98 JOHNSON, M. Sybase User Closed per E:Mail
03/03/98

Connections from RTSC.

Parameter Increase in

the EDF.

(Development

Environment Only)

**98-0241-** REL2 II 02/25/98 HAYNES, R. Add Test X-terms to 03/03/98

VATC Network

**98-0242-** REL2 II 02/25/98 HAYNES, R. Add Planning WS to Baselined
and 04/21/98

LaRC Network posted to WEB.

**98-0243-** REL2 II 02/25/98 SWENTEK, L. Patch to Add HP A

OpenView

Customization Files

**98-0245-** EDF IN 02/25/98 JOHNSON, G. Replace \"neptune\" A Work
completed, 04/28/98

with \"akashi\" see ccmail.

**98-0246-** EDF IN 02/26/98 ALABASTRO, M. Install Origin 2000 into A
Work completed, 04/28/98

EDF Per Procurement see ccmail.

2.5

**98-0247-** REL2 II 02/26/98 ALABASTRO, M. Reallocate et3sv1 Closed per
E:Mail 04/03/98

(EIN#00003450) to from RTSC.

Support ASF/JPL

**98-0248-** ECS II 02/26/98 NGUYEN, H. B0 Validation Cleanup Forwarded
to RTM

of RBR Requirements for Implementation

**98-0249-** REL2 II 02/26/98 JOHNSON, M. Add Java Run-time 04/03/98

Environment (1.1.5) to

the Technical Baseline

**98-0250-** EDF IN 02/26/98 JOHNSON, M. EDF Development Closed per
E:Mail 03/03/98

PDPS Database from RTSC.

Rename for \"Fault

Recovery Lab\"

**98-0251-** REL2 II 02/26/98 GAVIGAN, G. 8 mm and 4 mm A Work
completed, 05/12/98

Stackers to be see ccmail.

reallocated from

Version 2.0 Pool to the

M&O Pool

**98-0252-** EDF IN 02/27/98 JOHNSON, M. EDF Development Closed per
E:Mail 03/09/98

Stability Lab SDSRV from RTSC.

Database Size

Increase It

**98-0253-** EDF IN 02/27/98 JOHNSON, M. Maintenance Upgrade Closed per
CC:Mail 03/23/98

on \"Slimer\" in the EDF from Michelle

Johnson, originator.

**98-0254-** REL2 II 02/27/98 ALABASTRO, M. EDC Revised At- Baselined
and 03/30/98

Launch Hardware posted Rev. 2 to

Design WEB.

**98-0255-** REL2 II 02/27/98 ALABASTRO, M. VATC Revised Baselined and
03/30/98

Hardware Design posted to WEB.

**98-0256-** EDF IN 02/27/98 JOHNSON, M. Maintenance Upgrade A Received
cc:mail 07/20/98

to EDF Machines from RTSC

**98-0257-** REL2 II 02/27/98 ARRINGTON, D. DEM Tool A

PGS_DEM_GetPoint

Allocates More

Memory than needed.

Addendum to toolkit

5.2.1 VDD

**98-0258-** REL2 II 02/27/98 FRANKS, W. Turnover Version 2.0 A

Drop 4.0 Iteration

**98-0259-** EDF IN 02/27/98 GADSON, GARY L. Install Secure Shell A

**98-0260-** ECS II 02/27/98 CORBETT, MARYEL Procurement of Materials
were 10/08/98

Additional M&O received per

SW/HW Andrew Gilson\'s

cc:mail in folder.

**98-0262-** EDF IN 03/02/98 KLEIN, LARRY International Math and Closed
per E:Mail 03/09/98

Statustics Library Port from RTSC.

to IRIX 6.2, N32-bit

**98-0264-** EDF IN 03/02/98 GORSKY, R Install HP Machine as Closed per
E:Mail 04/03/98

Build Platform for from RTSC.

ClearCase Support

Group

**98-0265-** REL2 II 03/02/98 SHARMA, S. Move Patch 3.03 A

(L7/Subsetting) to

SMC then Installed

into OPS Mode in the

VATC for Testing

**98-0267-** REL2 II 03/03/98 DENNISON, S Version 2.0 A

Segment/Design

Specification for the

ECS Project

**98-0268-** EDF IN 03/04/98 JOHNSON, M. Release B Drop 5.0 Closed per
E:Mail 03/09/98

(Dev04 mode) EDF from RTSC.

Functionality/Checkout

Lab Database

Rename/Creation

**98-0270-** REL2 II 03/04/98 AUSDEN, HOWARD Update the COTS A

Software Version

Baseline.

**98-0272-** EDF IN 03/04/98 COCKERILL, K Install HP J210 (EIN A Closed
4/27/98 per 10/16/98

#4570) into SEO Suite Frank

of Hardware in the Watson(RTSC).

EDF

**98-0273-** REL2 II 03/05/98 MAGDAY, L. Patch to Deliver A

Missing Files from the

DROP 4 Turnover to

the VATC

**98-0274-** ECS II 03/05/98 JACKSON, L. Release B.0 Toolkit

5.2.1 VDD -

Addendum B for

Version 2 Drop 3.02

**98-0275-** REL2 II 03/05/98 KLEIN, L. International Math and A

Statistics Library

(IMSL) Installation at

DAACs

**98-0276-** EDF IN 03/05/98 JOHNSON, M. EDF Database Logins Closed per
E:Mail 03/16/98

from RTSC.

**98-0277-** EDF IN 03/05/98 JOHNSON, M. Install autosys Remote Closed
per E:Mail 03/16/98

Agent on from RTSC.

\"SPRE4SUN\" for Fault

Recovery Testing

Efforts

**98-0278-** EDF IN 03/05/98 JOHNSON, M. STMGT Testing Closed per E:Mail
03/16/98

Database (EDF from RTSC.

Development Only)

**98-0279-** ECS I 03/06/98 GARMAN, C. Udpates to the EBnet sent via
courier on

SMC ICD to Reflect 3/19/98

the Final Installed

System

**98-0280-** REL2 IN 03/06/98 MILLER, RANDY Test SGI patch 2654
Withdrawn by 03/09/98

in VATC Originator.

**98-0281-** EDF IN 03/06/98 JOHNSON, MICHEL Configure \"BATGIRL\' A
Work completed 06/19/98

EIN#1370 for MSS 6/17/98, see ccmail.

Subsystem.

**98-0282-** ECS II 03/09/98 CHACHULSKI, C. New/Modified FOS Superceded
by 03/24/98

L4s From Patch Revision A.

Planning

**98-0282A** ECS II 03/24/98 CHACHULSKI, C. New/Modified FOS Baselined
on 05/22/98

L4s From Patch 5/19/98

Planning

**98-0283-** EDF IN 03/09/98 JOHNSON, MICHEL EDF Development Closed per
E:Mail 03/16/98

DEV01 PDPS from RTSC.

Database Size

Increase

**98-0284-** ECS I 03/09/98 LAKINS, D. Increase ASF DAACs

Stoarage

Requirements Change

to the ECS F&PRS,

#423-41-02

**98-0286-** EDF IN 03/09/98 GORSKY, R Upgrade VATC to A Close per H.
10/07/98

ClearCase 3.1.1 Ausden. Work

comleted.

**98-0287-** REL2 II 03/09/98 PALMER, N. Update 921-TDV-003

to Reflect Addition of

Two X-Terms to the

VATC Network

**98-0289-** REL2 II 03/09/98 AUSDEN, HOWARD Site-Host Map CCR Baselined
and 03/20/98

posted to the WEB.

**98-0290-** REL2 II 03/09/98 THOMAS, C. Update AST_L1B A

Descriptor

**98-0291-** REL2 II 03/09/98 AUSDEN, HOWARD Baseline the ECS CCR
baselined and 03/20/98

Program Register posted to the Web.

**98-0292-** REL2 II 03/09/98 AUSDEN, HOWARD Baseline the Access CCR
Baseline and 03/20/98

Control List (ACL) posted to the WEB.

Registry

**98-0293-** REL2 II 03/09/98 AUSDEN, HOWARD Revise the Hardware-
04/27/98

Software Maps

**98-0294-** EDF IN 03/09/98 TIETZ, DIETMAS ECS Reuse Closed per E:Mail
03/16/98

Advertising Service from RTSC.

ACL Database

**98-0295-** REL2 II 03/09/98 MELLIS, G. SMC Disk Shortage Baselined and
03/31/98

posted Rev. 1 to

WEB.

**98-0296-** REL2 IN 03/10/98 PETERS, B. Test BDS 2.0 in the CCR closed
per 03/23/98

VATC E:Mail from RTSC.

**98-0297-** REL2 II 03/10/98 PETERS, B. Baseline AMASS A

4.9.0.2

**98-0298-** REL2 II 03/10/98 CLARK, DERRICK Installation of COTS CCR
closed per 03/23/98

s/w for Tcl/Tk in E:Mail from RTSC.

/tools/bin for all

platforms on EDF,

Mini-Daac, VATC,

GDAAC,

**98-0299-** ECS I 03/10/98 RYKOWSKI, T. Update to the EDOS Copy sent
via

EGS ICD for two TAR courier on 3/26/98

files per Archive and

DEDS Tape

**98-0300-** REL2 II 03/10/98 SHARMA, S. Version 2 Patch 03 to A

Drop 3 Custom

Software Baseline

**98-0301-** EDF IN 03/10/98 GORSKY, R. Changes to ClearCase Work
completed, 05/12/98

FDDI Ring (119) see cc:mail from

RTSC.

**98-0302-** ECS I 03/11/98 SCHROEDER, C. Delete LPGS

Requirements from

the ECS Contract

**98-0303-** REL2 II 03/11/98 DENNISON, S. Deliver to Customer A

Draft CDRL 305,

Version 2.0

Segment/Design

Specification for the

ECS Project

**98-0304-** ECS II 03/11/98 JALLETA, L. Update Forward to RTM

DADS/PGS/SDPS Implementation.

L3\'s and RBR\'s from

F&PRS Updates of

CH-40

**98-0306-** EDF IN 03/12/98 JOHNSON, M. EDF Development HP Closed per
E:Mail 03/16/98

Open View Testing from RTSC.

Lab Database

Creation (DEV02

mode)

**98-0309-** EDF IN 03/12/98 PETERS, B Install BDS 2.0 Rollup CCR closed
per 03/23/98

in VATC E:Mail from RTSC.

**98-0310-** REL2 II 03/12/98 MACDONALD, M. Apply IRIX Patches to A Work
completed, 05/13/98

the SGI Science see ccmail.

Processors to Support

Compiler Upgrade

**98-0311-** REL2 II 03/12/98 MELLIS, G. EDC DAAC Disk & A

RAID Partitioning

Diagram Updates (in

response to NCRs

12286 & 12400)

**98-0312-** REL2 II 03/12/98 MELLIS, G. LaRC DAAC SPR Disk A

& RAID Partioning

Diagram Updates (in

response to NCR

12343\)

**98-0314-** EDF IN 03/13/98 JAEGER, T MWO on Apcon SCSI A Work
completed, 04/28/98

Switches see ccmail.

**98-0315-** EDF IN 03/16/98 PETERS, BYRON Test SGI NFS Rollup CCR
closed per 03/23/98

#10 patch on VATC E:Mail from RTSC.

HiPPI hosts

**98-0316-** REL2 II 03/16/98 SHARMA, S. Hardcoded Path A

Name Used for L7

Conversion

**98-0317-** REL2 II 03/16/98 ARMSTRONG, M. Patch to STGMT to A

Correct NCR ECSed

12915 (inability to

perform Acquire)

**98-0318-** EDF IN 03/16/98 MANION, D. Workstation Moves in A Work
completed, 05/05/98

Science Office see ccmail.

**98-0319-** EDF IN 03/16/98 JOYNER, KEONDRA Process Sorcerer Closed per
E:Mail 04/03/98

Training from RTSC.

**98-0320-** EDF IN 03/17/98 JOHNSON, M. Development needs Closed per
CC:Mail 03/23/98

additional disk space from Michelle

Johnson, originator.

**98-0321-** EDF IN 03/17/98 JOHNSON, M. Development needs Closed per
CC:Mail 03/23/98

additional memory in from Michelle

machines Johnson, originator.

**98-0322-** REL2 II 03/17/98 JOHNSON, M. GDAAC Baseline CCR closed and
03/23/98

Install Matrix for Drop baselined to the

4 web

**98-0323-** ECS II 03/17/98 ABTAHI, A. Next Version of COTS

Analysis and Modeling

Report (Version 10)

**98-0325-** ECS II 03/17/98 NGUYEN, H. Generate RTM

Baseline 3/17/98

**98-0326-** ECS II 03/17/98 MILLER, R. Procurement of EDF Copies
provided to

Enhancements Procurement

**98-0327-** ECS II 03/17/98 MILLER, R. Procurement of DLT Copies
provided to

Tape Drive Procurement.

**98-0328-** EDF IN 03/17/98 WELLER, J. MOG01 Moved to A Work completed,
05/13/98

Clearcase Ring see ccmail.

**98-0329-** EDF IN 03/17/98 WELLER, J. Standardizing All CCR closed at
the 03/23/98

Clearcase Machines request of the

root shell and profiles originator, J. Weller

to Korneshell on today, 3/23/98.

Environment

**98-0330-** REL2 II 03/17/98 FORTLAGE, B. NSIDC Network Withdrawn by
03/20/98

Documentation Originator.

Changes to Submitted CCR 98-

incorporate NSIDC 0345.

Pre-RelB Testbed

Removal

**98-0331-** EDF IN 03/17/98 JOHNSON, M. Install IDL 5.0.2 on Closed per
E:Mail 04/10/98

\"AMAZON\" for testing from RTSC.

efforts

**98-0332-** EDF IN 03/17/98 JOHNSON, M. Install XVT 4.58 on Closed per
E:Mail 04/03/98

\"AMAZON\" EIN #526 from RTSC.

for testing efforts

**98-0333-** REL2 II 03/17/98 JOHNSON, M. To Upgrade A

FORCHECK from

12.23 to 12.30

**98-0334-** ECS I 03/18/98 ADAMS, C. Add ERSDAC\'s Copy sent via

Comments and AM-1 courier on 3/26/98

Project Comments into

the PDB DFCD

**98-0335-** ECS I 03/18/98 ADAMS, C. IST Updaes to the Copy sent via

SDVF ICD courier on 3/26/98

**98-0336-** REL2 IN 03/18/98 PETERS, B. Execute Kerbnet Test A

**98-0337-** EDF IN 03/18/98 JOHNSON, M. Install Open Client Closed per
E:Mail 04/03/98

11.1.1 from RTSC.

**98-0338-** EDF IN 03/18/98 LANGE, K. Upgrade OS Patches A

and Compiler set on

lasher, s0mog01

**98-0339-** REL2 II 03/18/98 ALABASTRO, MARK Insert Origin 2000 into A

GDAAC HW, NW

Cable Management

and Floor Plan

Baselines

**98-0340-** REL2 II 03/18/98 PETERS, B. Implement New Ingest A

Mount Point

**98-0341-** ECS II 03/18/98 HURST, J. Relocation of 1 each

HP 4M External Tape

Drives

**98-0342-** EDF IN 03/19/98 SCHUSTER, A. Install of Second Copy Closed
per E:Mail 04/10/98

of XRP-II for MSS from RTSC.

**98-0343-** ECS II 03/19/98 MILLER, R Procurement of Copies were given

Equipment for ASF (In to Procurement

Scope Items)

**98-0344-** ECS II 03/19/98 MILLER, R Procurement of JPL Copies were
given

and ASF Contingency to Procurement

Equipment

**98-0345-** REL2 II 03/19/98 FORTLAGE, BARRY NSIDC Network CCR closed,
03/26/98

Documentation documents

Baseline for Test baselined.

Hardware

**98-0346-** REL2 II 03/19/98 FORTLAGE, BARRY NSIDC Network A

Documentation

Changes to

Incorporate NSIDC

Pre-Release B

Testbed Removal

**98-0347-** ECS II 03/19/98 ARRINGTON, D Update Toolkit/HDF- A

EOS Documentation

to Reflect the Release

of Toolkit 5.2.3/HDF-

EOS 2.3

**98-0348-** EDF IN 03/19/98 MARTIN, E. Request Hardware CCR closed per
04/10/98

Upgrade for the E:Mail from RTSC.

Machine \"ceoseng\"

**98-0349-** EDF IN 03/19/98 JOHNSON, M. Upgrade in the EDF of Closed
per E:Mail 04/10/98

Sybase SQL Servers from RTSC.

**98-0350-** EDF IN 03/19/98 JOHNSON, M. Restrict Permissions Closed per
E:Mail 04/03/98

on \"Shelby\" EIN#544 from RTSC.

**98-0351-** EDF IN 03/20/98 JOHNSON, M. Removal of Links in CCR closed
per 03/23/98

/tools/bin to ECS E:Mail from RTSC.

Assistant common

scripts

**98-0352-** EDF IN 03/20/98 SCHUTTY, J. Weekly reboots of Closed per
E:Mail 04/10/98

missery, talisman, from RTSC.

sorccess, sahara, and

incagold

**98-0353-** EDF IN 03/20/98 SWAB, A Lock down the A

machine Klingon to be

used by the ClearCase

Support Group and

some select users only

**98-0355-** EDF IN 03/20/98 GADSON, GARY Add two newly Closed per
E:Mail 04/16/98

purchased AIRS Sun from RTSC.

machines to the

network

**98-0356-** ECS II 03/20/98 MAGDAY, L. Deliver the \"new\" Installation

Toolkit delivery instructions must be

package to the SMC produced &

included prior to

release to the

DAACs.

**98-0357-** EDF IN 03/23/98 JOHNSON, M. Upgrade the shared Closed per
E:Mail 04/03/98

raid on Cherokee EIN from RTSC.

#3447 and Comanche

EIN#1223

**98-0358-** REL2 II 03/23/98 JOHNSON, M. Enhancements to ECS A
Temporary - new

Assistant CCR required to

make permanent

documentation

updated.

**98-0359-** ECS I 03/23/98 ADAMS, C. NCC 98 and File FTP Forwarded via

Updates, Kerberos courier.

Deletion

**98-0361-** EDF IN 03/23/98 MILLER, R Procurement of Media A Copies
forwarded to

Procurement.

**98-0362-** EDF IN 03/23/98 MILLER, R Procurement of A Copies forwarded
to

Equipment for ASF Procurement.

(new scope)

**98-0363-** EDF IN 03/23/98 MILLER, R Procurement of A Copies forwarded
to

Network Equipment Procurement.

**98-0364-** REL2 II 03/24/98 SHARMA, S. Merge Patch 3.03.01 A

into a Drop 4 Baseline

**98-0365-** REL2 II 03/24/98 SHARMA, S. Storage Management Withdrawn by
03/24/98

GUI Not Usable originator. It will be

combined with 98-

0317\.

**98-0366-** ECS II 03/24/98 THOMAS, C. Update ESDT

Baseline

**98-0367-** EDF II 03/27/98 JOYNER, KEONDRA FLEXLM Servers for Work
completed by 05/12/98

SGI Pro Dev Licenses RTSC, see cc:mail.

**98-0368-** EDF IN 03/25/98 TIETZ, DIETMAR Request the following A Work
completed, 05/13/98

COTS packages be see ccmail.

installed on

\"ceossun1\" and

\"ceossun2\"

**98-0369-** ECS II 03/25/98 ARRINGTON, D Bad Return Value

from PGS_PC_Initcom

(ECSed13404)

**98-0370-** ECS II 03/25/98 ARRINGTON, D \"Function

Gdgetpixvalues was

modified to reduce

overhead\"

**98-0371-** EDF IN 03/25/98 SIMANOWITH, R. Bring pre-integration A
Closed per RTSC. 10/07/98

equipment to Baseline

\- Kidnapped, Juror,

Sious, spre4sun

**98-0372-** EDF IN 03/25/98 DUFFY, C. Machine for Mini-EOC Closed per
E:Mail 04/16/98

Mini-DAAC Integration from RTSC.

**98-0373-** EDF IN 03/26/98 JOHNSON, M. Changes to Netscape Closed per
CC:Mail 04/03/98

Enterprise Server - from Frank Watson,

Functionality Lab RTSC.

**98-0374-** ECS I 03/26/98 RACKLEY, M. Increase for Local A sent via
courier on

History Archive 7/16/98.

Capabilities changes

to the ECS F&PRS,

#423-01-02

**98-0375-** EDF IN 03/26/98 JOHNSON, M To Remove Old Closed per E:Mail
04/03/98

Roguewave Libraries from RTSC.

**98-0376-** REL2 II 03/26/98 LAKE, ALLA Testing of Server A Overcome by
09/11/98

failover at GSFC events.

**98-0377-** ECS II 03/26/98 MILLER, R. Procurement of

Discover software

Products

**98-0378-** EDF IN 03/26/98 JOHNSON, M. Installation of CPUs in Closed
per E:Mail 04/03/98

PDPS1 EIN#4453 from RTSC.

**98-0379-** ECS II 03/27/98 JOHNSON, M. Request for two ODBC A Work
completed, 04/29/98

Drivers for Database see ccmail.

Development and

Management

**98-0380-** REL2 II 03/27/98 ALABASTRO, M Move RAID Unit A

EIN#3433 from origin

EIN#3432 to t1icg01

EIN#1197

**98-0382-** EDF IN 03/27/98 HARRIS, V Configure phobos, A Closed
4/27/98 per 10/16/98

deimos and olymopus Frank

for Discover use Watson(RTSC).

**98-0383-** REL2 II 03/27/98 THOMAS, C. Add New MODIS A

ESDTs to DAAC

Baseline for Drop 3

(Patch 3.04)

**98-0384-** REL2 II 03/27/98 THOMAS, C. Add New MODIS A

ESDTs and Missing

ESDTs to DAAC

Baseline for Drop 4

(Patch 4.03)

**98-0385-** REL2 I 03/30/98 OBLIGACION, E. G0dmh01 Relocation CCR DCN
04/21/98

from S1310 to C101C incorporated into

Console #32 Revision 3 of 920-

TDG-005 and

Revision 3 of 920-

TDG-004.

**98-0387-** EDF IN 03/30/98 JOHNSON, M Install Sybase CCR Closed at the
04/03/98

OpenSwitch 2.0 request of Maureen

Product Evaluation Mugunda per E:Mail

from RTSC.

Maureen is awaiting

some additional

software to arrive

prior to making her

evaluation.

**98-0389-** ECS II 03/30/98 MILLER, R. Procurement of SGI

Origin Fiber Channel

XIO Cards

**98-0390-** REL2 II 03/30/98 PETERS, B. Baseline Fixed version A Work
completed,

of AMASS 4.9.0.2 see ccmail.

**98-0392-** EDF IN 03/31/98 JOHNSON, M. Configure \"Kickapoo\" Closed
per E:Mail 04/10/98

SGI Challenge L for from RTSC.

Development

**98-0393-** EDF IN 03/31/98 JOHNSON, M. Upgrade Memory on Closed per
CC:Mail 04/10/98

Development from RTSC.

Machines for DCE

Servers

**98-0394-** EDF IN 03/31/98 JOHNSON, M. Upgrade memory on Closed per
E:Mail 04/03/98

development from RTSC.

machines for

Integration Lab Efforts

**98-0395-** EDF IN 03/31/98 JOHNSON, M. Upgrade memory on Closed per
E:Mail 04/03/98

development from RTSC.

machines for DBDM

Group

**98-0396-** REL2 II 03/31/98 JOHNSON, M. Installation Matrix for A

Drop 4 at LaRC

**98-0397-** FOS II 03/31/98 HO, NATASHA FOS Release B CCR baselined and
06/15/98

2.02.00 Version posted to EDHS.

Description Document Administratively

for the ECS Project closed.

**98-0398-** REL2 II 03/31/98 THOMAS, C. Redeliver all Drop 4 A

ESDTs

**98-0399-** REL2 I 03/31/98 STENSAAS, G. Move Six Release B CCR DCN
04/21/98

SPRHW X-terms from incorporated in

Production Network to CCR 98-0498.

M&O Network

**98-0400-** ECS II 03/31/98 NGUYEN, H. Update SAGE III RTM Baselined on
05/22/98

to Include New IRD 5/19/98

Requirements

**98-0401-** ECS II 03/31/98 NGUYEN, H. Update NOAA RTM to Baselined on
05/22/98

Reflect IRD 5/19/98

Requirement Change

**98-0402-** EDF IN 03/31/98 AUSDEN, H. Modify boot scripts A Work
completed, 05/18/98

and login scripts to set see ccmail.

the ECS Environment

**98-0403-** EDF IN 03/31/98 NGUYEN, BANG Install S. Designor Closed per
CC:Mail 04/10/98

software on PC from RTSC.

located in cubicle

2038A

**98-0404-** REL2 II 03/31/98 WELLS, T. NSIDC Version 2 Floor A

Plan

**98-0405-** EDF IN 03/31/98 JOHNSON, M. To configure \"Iceland\" Closed
per E:Mail 04/16/98

for DSS Subsystem, from RTSC.

EIN#2346

**98-0406-** EDF IN 03/31/98 JOHNSON, M. To configure Closed per E:Mail
04/16/98

\"Portugal\" for DMS from RTSC.

Subsystem, EIN#0688

**98-0407-** EDF IN 03/31/98 JOHNSON, M. Establish a 25 A Closed 4/23/98
per 10/16/98

temporary alias UNIX Frank

Accounts Watson(RTSC).

**98-0408-** EDF IN 03/31/98 JOHNSON, M. Establish a temporary Closed
per E:Mail 04/10/98

NIS Group on from RTSC.

\"Maliboo\" EIN#0388

**98-0409-** EDF IN 03/31/98 JOHNSON, M. Development is A Work
completed, 04/30/98

requesting a stronger see ccmail.

sun for IDG

Subsystem

**98-0410-** EDF IN 03/31/98 JOHNSON, M. To configure \"Sydney\" A
Closed 4/24/98 per 10/16/98

for Client Subsystem Frank

Watson(RTSC).

**98-0411-** EDF IN 03/31/98 JOHNSON, M. Evaluate on Toolkit A Closed
4/30/98 per 10/16/98

machine \"DADEC\" Frank

Fortran 77 and 90 Watson(RTSC).

Version 5.0

**98-0412-** EDF IN 04/01/98 MARTIN, E. Request the Move of A Work
completed, 04/29/98

CEOS Development see ccmail.

Machines, \"ceossun1\",

\"ceossun2\" and

\"ceoseng\".

**98-0413-** EDF IN 04/01/98 WELLER, JAMES A Upgrade to Jenga Closed per
E:Mail 04/10/98

cpu\'s from RTSC.

**98-0414-** EDF IN 04/01/98 PETERS, B. Test SGI Mount Patch Closed per
E:Mail 04/10/98

on VATC HiPPI Hosts from RTSC.

**98-0415-** EDF IN 04/01/98 JOHNSON, G. World Wide Web A Received RTSC
05/04/99

Proxy Server CCR close-out for

Implementation week ending 23 Apr

99

**98-0416-** ECS I 04/01/98 SCOTT, S SCF ICD/IRD Received from

Changes for QA, Sheila on 4/16/98

Clients, Ops as ROM was

Agreements, ECS approved on

Audit and Kerberos 4/15/98.

**98-0417-** REL2 II 04/01/98 WELLS, T. NSIDC Version 2.0 CCR Baselined
and 04/09/98

SCSI Cable posted to the web

Management

**98-0418-** REL2 II 04/01/98 WELLS, T. GSFC Floor Plan - A

GSFC Cable

Management Plan

**98-0419-** REL2 II 04/01/98 WELLS, T. NSIDC Version 2.0 A

Cable Management

Plan

**98-0420-** EDF IN 04/01/98 HAYNES, R. Install PowerHub 8000 Closed per
E:Mail 04/16/98

in VATC Network from RTSC.

**98-0421-** REL2 II 04/01/98 HAYNES, R. Add Test Host to A

LaRC Network

**98-0422-** EDF IN 04/02/98 PETERS, BYRON V Test SGI network A must
coordinate

patch on VATC HiPPI with RTSC and test

hosts for a time.

**98-0423-** EDF IN 04/02/98 MARTIN, E. Addition of user CCR closed per
04/13/98

account to machine CC:Mail from Frank

\"ceoseing\" Watson, RTSC.

**98-0424-** EDF IN 04/02/98 GORSKY, R. Install FDDI Card in Closed per
E:Mail 04/16/98

SMG01 Build Platform from RTSC.

**98-0425-** ECS II 04/02/98 GUBBELS, T. Miscellaneous Science Copies
forwarded to

Office Equipment Procurement.

needed urgently

**98-0426-** ECS I 04/03/98 HINES, T. Data Reduction Forwarded via

Platform and Naming courier.

Convention Changes

to the DAD ICD

**98-0427-** ECS II 04/06/98 JALLETA, L. Gov\'t CH-60 Baselined on
05/22/98

Increase ASF DAACs 5/19/98

Storage

Requirements,

Updates Appendix C

of the F&PRS

**98-0428-** ECS II 04/06/98 JALLETA, L. Gov\'t CH-58 Baselined on
05/22/98

\"AM-1 Instrument 5/19/98

Data Rate Update\",

Updates Appendix D

of the F&PRS

**98-0429-** ECS II 04/06/98 JALLETA, L. Update the Status of

DID 627 in Appendix C

(Game Plan

Documentation List)

**98-0430-** ECS I 04/06/98 DALY, C. Increase MISR

Memory (RAM) and

Archive Capacity

change to the ECS

F&PRS, #423-41-02

**98-0431-** ECS I 04/06/98 PFISTER, R. Add Level 3 for Superseded by
08/27/98

Granule Level Access Revision A

Restriction change to

the ECS F&PRS,

#423-41-02

**98-0431A** ECS I 08/27/98 PFISTER, R. Add Level 3 for Copy given to

Granule Level Access Contracts.

Restriction change to

the ECS F&PRS,

#423-41-02

**98-0432-** REL2 II 04/06/98 JACKSON, L. Version 2 Drop 4.05 A

Patch Release for the

ECS Project (Yellow)

**98-0433-** EDF IN 04/06/98 DUFFY, C. Move FOS Integration Duplicate of
98- 04/08/98

machines from the 0442 which was

Mini-EOC to the EOC signed out-of-board.

**98-0434-** EDF IN 04/06/98 JOHNSON, M. EDF DMS Database Closed per
E:Mail 04/10/98

Login from RTSC.

**98-0435-** EDF IN 04/06/98 JOHNSON, M. Evaluation of Purify Closed per
E:Mail 04/16/98

Version 4.1 from RTSC.

**98-0436-** EDF IN 04/06/98 JOHNSON, M. Install Tivoli Clients in A
Closed 4/21/98 per 10/16/98

the EDF Frank

Watson(RTSC).

**98-0437-** EDF IN 04/06/98 JOHNSON, M. EDF SDSRV Stability Closed per
E:Mail 04/10/98

Lab Sybase Database from RTSC.

**98-0438-** EDF IN 04/06/98 JOHNSON, M. EDF Cherokee Closed per E:Mail
04/10/98

Sybase Databases from RTSC.

**98-0439-** EDF IN 04/07/98 JOHNSON, M. Install DCE Patches Closed per
E:Mail 04/10/98

and NFS Mounts on from RTSC.

\"Maliboo\"

**98-0440-** EDF IN 04/07/98 JOHNSON, M. EDF Database Owner Closed per
E:Mail 04/16/98

Changes from RTSC.

**98-0441-** ECS I 04/07/98 SCHROEDER, C. CERES and MOPITT Superseded by
05/27/98

Production at SCFs Revision A

changes to the ECS

F&PRS and SOW

**98-0441A** ECS I 05/27/98 SCHROEDER, C. CERES and MOPITT copy given to

Production at SCFs contracts

changes to the ECS

F&PRS and SOW

**98-0442-** EDF IN 04/07/98 DUFFY, COLLEEN Move FOS integration Closed
per E:Mail 04/10/98

machines from the from RTSC.

Mini-EOC to the EOC

**98-0443-** REL2 IN 04/08/98 PETERS, B. Change EDC CCR Baselined and
04/20/98

E0wkg01 disk partition posted to WEB.

to support MODIS Also work has been

completed at EDC.

**98-0444-** EDF IN 04/08/98 JOHNSON, G. GSFC Firewall Closed per E:Mail
04/16/98

Implementation from RTSC.

**98-0445-** REL2 II 04/08/98 JOHNSON, M. Delivery IMSL A Delivered to
SMC. 04/29/98

Libraries to the SMC

**98-0446-** ECS II 04/08/98 JACKSON, L. Version 2 Drop 4.01 Forwarded
to Dave

Patch Release for the Kelly (SMC) for

ECS Project implementation.

**98-0447-** EDF II 04/09/98 ALABASTRO, M. Increase Swap Space Closed
per E:Mail 04/10/98

on t1cg01 in VATC from RTSC.

**98-0448-** EDF IN 04/09/98 JOHNSON, M. Sybase open CCR closed per
04/10/98

database configuration E:Mail from RTSC.

parameter increase on

\"illiad\" mini-DAAC

platform

**98-0449-** EDF IN 04/09/98 CASE, L. Install Javancss in Work completed
by 05/12/98

/tools something RTSC, see cc:mail.

**98-0450-** REL2 II 04/09/98 THOMAS, C. Update Descriptors for A

SSI&T on PGE 21, 22,

and 29 to Drop 4

**98-0451-** REL2 II 04/09/98 THOMAS, C. Update Descriptors for A

SSI&T on PGE 21, 22,

and 29 to Drop 3

**98-0452-** REL2 II 04/09/98 THOMAS, C. Patch Drop 3 with A Released
informally

NCR fix 13851, to GSFC as Blue

\"Special Characters in Patch. Copy

UNIX Filenames\" forwarded to Tom

Dopplick/Dave

Kelley.

**98-0453-** REL2 II 04/09/98 THOMAS, C. Patch Drop 4 with To be
combined

NCR fix 13851, with \"Purple Patch\"

\"special Characters in

UNIX Filenames\"

**98-0454-** REL2 II 04/10/98 PETERS, B. Baseline NSIDC NFS A

mount points

**98-0457-** EDF IN 04/10/98 JOHNSON, MICHEL Removal of \"Shelby: Closed
per E:Mail 04/16/98

from Big Brother from RTSC.

monitoring efforts

**98-0458-** EDF IN 04/10/98 JOHNSON, MICHEL Downgrade isq1 and Closed
per E:Mail 04/16/98

bcp to 10.0.4 from RTSC.

**98-0459-** EDF IN 04/10/98 MARTIN, E. Create CEOS_DEV A Closed 4/20/98
per 10/16/98

Mode EDF Database Frank

Watson(RTSC).

**98-0460-** ECS II 04/10/98 REZAIYAN, A ASTER DAR Gateway Baselined on
05/22/98

Authorization 5/19/98

Requirements

**98-0462-** ECS II 04/13/98 JALLETA, L. Updates to Features in Revision
A 05/01/98

the Game Plan submitted.

**98-0462A** ECS II 05/01/98 JALLETA, L. Updates to Features in A
Updates have been 09/09/98

the Game Plan incorporated and

posted on the

Verification

Database website.

**98-0463-** REL2 II 04/13/98 JOHNSON, M. Installation Matrix for A
Delivered to SMC. 04/29/98

Drop 4 at NSIDC

**98-0464-** EDF IN 04/13/98 JOHNSON, M. Installation of Spatial CCR
closed per 04/18/98

query Server Version E:Mail from HTSC.

2.2.2 29_1A in EDF

**98-0465-** EDF IN 04/13/98 JOHNSON, M. Installation of Spatial Closed
per E:Mail 04/16/98

Query Server Version from RTSC.

3.0.1 in EDF

**98-0466-** EDF IN 04/14/98 JOHNSON, M. Request to install DB A Closed
4/20/98 per 10/16/98

Artisan Frank

Watson(RTSC).

**98-0467-** EDF IN 04/14/98 JOHNSON, M. Move a S-Designor A Work
completed, 04/29/98

License see ccmail.

**98-0468-** REL2 II 04/14/98 JOHNSON, M. Maintenance Upgrade A Action
Item 98-0179 08/05/98

of IDL from 4.0.1 to completed.

5.0.2

**98-0469-** EDF IN 04/14/98 JOHNSON, M. Release B Drop 4P Closed per
E:Mail 04/17/98

(DEV06 mode) EDF from RTSC.

ECS Assist Testing

Lab Database

Rename/Creation

**98-0470-** EDF IN 04/14/98 JOHNSON, M. EDF Development A Closed
4/20/98 per 10/16/98

PDPS Database on Frank

\"Milo\" Watson(RTSC).

**98-0471-** EDF IN 04/14/98 JOHNSON, M. To increase RAM on Closed per
E:Mail 04/17/98

\"Calypso\" EIN#0550 from RTSC.

**98-0472-** REL2 II 04/15/98 SHARMA, S. Missing Server A Obtain CCR

UP.map File number from CM.

**98-0473-** EDF IN 04/15/98 FRANKS, B. Add fourth Mode to Superseded by
04/17/98

Mini-DAAC for use in Revision A.

ECS Assist Install Test

**98-0473A** EDF IN 04/17/98 FRANKS, B. Add fourth Mode to A Work
completed, 05/15/98

Mini-DAAC for use in see ccmail.

ECS Assist Install Test

**98-0474-** REL2 II 04/15/98 JOHNSON, M. Maintenance Upgrade A

to Purify from 4.0 to

4.1 for Sun Platform

**98-0475-** EDF IN 04/15/98 JOHNSON, M. To configure external A Work
completed, 05/15/98

raid on \"Batgirl\" #1463 see ccmail.

**98-0477-** REL2 II 04/15/98 THOMAS, C Release Blue Patch to A

the DAACs

**98-0478-** REL2 II 04/15/98 WELLER, J. Add ClearCase Patch Document
04/20/98

Levels to Baseline for baselined and

SCDO posted to WEB.

**98-0479-** EDF IN 04/15/98 JOHNSON, M. EDF Sybase Database A Closed
4/24/98 per 10/16/98

Login Name Change Frank

Watson(RTSC).

**98-0480-** EDF IN 04/15/98 JOHNSON, M. EDF Ingest Database A Closed
4/20/98 per 10/16/98

Login Frank

Watson(RTSC).

**98-0481-** EDF IN 04/15/98 FRANKS, B. Build the \"Purple\" A Work
completed, 05/04/98

Patch for Patch IPT see ccmail.

Testing in the Mini-

DAAC

**98-0482-** EDF IN 04/16/98 JOHNSON, M. Evaluation of Purify A Closed
4/21/98 per 10/16/98

4.0.1 for SGI Platform Frank

Watson(RTSC).

**98-0483-** REL2 II 04/16/98 THOMAS, C. Missing AM1HK EST A

from Drop 4 Baseline

**98-0484-** REL2 II 04/16/98 ALABASTRO, M. Baseline Test Documents
04/20/98

Hardware at EDC, baselined and

LaRC, and NSIDC posted to WEB.

**98-0485-** EDF IN 04/16/98 PETERS, B. Test Communications A Coordinate
with

kernel change on Kevin Lange.

HiPPI VATC SGIs

**98-0486-** ECS I 04/16/98 MARINELLI, D Orbit Attitude Formats

and Protocols update

to the AM-1 FDD ICD

**98-0487-** REL2 II 04/16/98 ARRINGTON, D Deliver the correct A

mkconfig files for the

4.01.01 Patch

**98-0488-** REL2 II 04/17/98 MELLIS, G. Incorporation of Ingest CCR
baselined and 05/01/98

Functionality into posted to WEB.

NSIDC APC Disk &

RAID Partitioning

Design

**98-0489-** REL2 II 04/17/98 PETERS, B. Update NSIDC NFS CCR baselined
and 04/24/98

Mount Points posted to WEB.

**98-0490-** EDF IN 04/17/98 HARRIS, V. Configure phobos, A Work
completed, 05/01/98

deimos, and olympus see ccmail.

for Discover use

(Software Install)

**98-0491-** EDF IN 04/17/98 JOHNSON, M. Distribution Server A Closed
7/15/98 per 10/16/98

Platform Sybase Frank

Installation Watson(RTSC).

**98-0492-** EDF IN 04/17/98 JOHNSON, M. Release B Drop 4P Work
completed by 06/04/98

(TS3 mode) Mini- RTSC, see cc:mail.

DAAC ECS Assist

Testing Lab

DatabaseCreation

**98-0493-** EDF IN 04/17/98 PETERS, BYRON Test new SGI NFS A Work has
been

rollup in VATC completed by

RTSC. See cc:mail

from R. Best

**98-0494-** EDF IN 04/20/98 AUSDEN, H. Extend rmagill\'s sudo A
Received cc:mail 07/20/98

access to amazon and from RTSC

yakko

**98-0495-** EDF IN 04/20/98 JOHNSON, M. Configure \"Kickapoo\" A Closed
4/21/98 per 10/16/98

to accommodate Frank

PDPS Watson(RTSC).

**98-0496-** REL2 II 04/17/98 FORTLAGE, B. Move Six EDC Version A CCR
baselined and 06/15/98

2.0 SPRHW X-Terms posted to the web.

from Production

Network to M&O

Network

**98-0497-** REL2 II 04/21/98 WELLS, T. GSFC Floor Plan A

**98-0498-** REL2 II 04/21/98 WELLS, T. GSFC Cable This CCR combined
04/22/98

Management Plan with 98-0497.

**98-0499-** REL2 II 04/21/98 FORTLAGE, B. Add Test Host to EDC A

V2 Network

**98-0500-** EDF IN 04/21/98 UJHAZY, J. Mini-DAAC ECS A

Assist test installation

support for Drop 4P

**98-0501-** EDF IN 04/22/98 FINCH, E. Add memory to A Closed 4/27/98
per 10/16/98

\"russell,\" which serves Frank

the Problem Reporting Watson(RTSC).

System (PRS) and

Software Turnover &

Tra

**98-0502-** REL2 II 04/22/98 JACKSON, L. Release of AMASS posted to
web. 04/23/98

4.9.0.2 R12 to field

**98-0503-** EDF IN 04/22/98 CHOMKO, ERIC Add a DLT tape drive A Work
completed, 04/28/98

to the miniDAAC see ccmail.

system raven

**98-0504-** EDF IN 04/22/98 LAKE, A. Exchange one 4mm A Work completed,
05/04/98

stacker between see ccmail.

GSFC and the

Landover Facility

**98-0505-** EDF IN 04/23/98 UJHAZY, J. Delete Obsolete A Closed 4/23/98
per 10/16/98

Softlinks for use in Frank

ECS Assist Install Test Watson(RTSC).

**98-0506-** REL2 II 04/23/98 JOHNSON, M. Revisions to the CCR Baselined
and 04/24/98

Installation Matrix for posted to web.

Drop 4 at NSIDC

**98-0507-** REL2 II 04/23/98 THOMAS, C. Update ESDTs for A

MODIS PGE7 and

PGE11 for Drop 3

**98-0508-** REL2 II 04/23/98 THOMAS, C. Update ESDTs for A

MODIS PGE7 and

PGE11 for Drop 4

**98-0509-** EDF IN 04/23/98 HARRIS, V. Sudo access for A Work completed
06/18/98

Discover 5/20/98, see ccmail.

Administration

**98-0510-** EDF IN 04/23/98 HARRIS, V. Move Disk Drive from A Work
completed, 05/15/98

Oympus to Phobos see ccmail.

**98-0511-** REL2 II 04/23/98 FRANKS, B. Build the \"Gray\" Patch A
Delivered to SMC. 05/01/98

for Patch IPT, deliver

to the VATC for

Testing

**98-0513-** EDF IN 04/24/98 SMITH, DOUGLAS Additional Hardware A Closed
8/11/98 per 10/16/98

for the FOS mini-EOC Frank

Watson(RTSC).

**98-0514-** EDF IN 04/24/98 JOHNSON, M. Upgrade Clearcase to Withdrawn
by J. 04/29/98

3.1.1 in the Mini-DAAC Ujhazy, CCR no

to the COTS Baseline longer needed.

See cc:mail.

**98-0515-** EDF IN 04/24/98 COMPTON, D. Need to CCR withdrawn by
04/29/98

Replace/Repair Originator.

desktop UPS Systems

**98-0516-** REL2 II 04/24/98 THOMAS, C. Blue Patch Drop 4 with A

NCR Fix 13581,

\"Special Characters in

UNIX Filename\"

**98-0517-** REL2 II 04/24/98 JACKSON, L. Redeliver the \"Gray\" A

Patch\" (4.08) to SMC

for distribution to the

GSFC DAACs

**98-0518-** REL2 II 04/27/98 JOHNSON, M. Create Mount Point for A Mount
points

Stability Lab Efforts created, see ccmail.

**98-0519-** EDF IN 04/27/98 GAVIGAN, GARY Reallocate 2.0GB A

external SGI disk drive

to NSIDC Science

Coordinators system

from v2.0 H/W pool.

**98-0520-** EDF IN 04/27/98 GAVIGAN, GARY Two systems to A

migrate to LaRC M&O

string from LaRC

Testbed

**98-0521-** EDF IN 04/27/98 MARTIN, E. Upgrade SQL Server A Work
completed, 04/29/98

on machine \"ceoseng\" see ccmail.

**98-0522-** REL2 II 04/28/98 ALABASTRO, M. Re-distribution of A

Media Storage

Devices

**98-0523-** EDF IN 04/28/98 MUGANDA, M. Procure Cast Deferred until

Workbench Software 5/4/98, no presenter

available.

**98-0524-** ECS II 04/28/98 JALLETA, L Updates to CCR was withdrawn

Capabilities in the by chairman due to

Game Plan being superseded

by CCR 98-0597.

**98-0525-** REL2 II 04/28/98 GAVIGAN, G. Reallocate SPARC 20- A

50 SX from V2.0

Hardware Pool to

GDAAC M&O Science

Coordinator

**98-0526-** EDF IN 04/29/98 WELLER, J. Sudo Privileges A

**98-0527-** ECS II 04/29/98 HURST, J Support for SGI Copies forwarded
to

Products not covered Procurement.

on previous support

contract

#0800690B5B57

**98-0529-** EDF IN 04/29/98 SCHUSTER, A Upgrade of XRP-II on Work
completed 05/06/98

dipe 1 sun 5/1/98, see ccmail.

**98-0530-** EDF IN 04/29/98 JOYNER, K Reconfigure IDL Work completed by
05/12/98

Software Licenses on RTSC, see cc:mail.

FLEXLM Servers

**98-0531-** ECS I 04/30/98 SCHROEDER, CURT CIDM Design Analysis

and Packaging

**98-0532-** REL2 II 04/30/98 BOLLINGER, R. Apply three (3) New A

Superceding Patches

to the SGI Science

Processors to Support

7.2 Compiler Upgrad

**98-0533-** ECS II 04/30/98 HURST, J Support for SGI Copies forwarded
to

Products not covered Procurement.

on previous support

contract

#0800690C1B93

**98-0534-** ECS II 04/30/98 SINGLETON, W Align RTM with Superseded by
05/13/98

Landsat-7 IRD Revision A

**98-0534A** ECS II 05/13/98 SINGLETON, W Align RTM with Superseded by

Landsat-7 IRD Revision B

**98-0534B** ECS II 05/13/98 SINGLETON, W Align RTM with Baselined on
05/22/98

Landsat-7 IRD 5/19/98

**98-0536-** REL2 II 04/30/98 ALABASTRO, M Update NSIDC A

Hardware Baseline

documents based on

PCA Audit

**98-0537-** REL2 II 04/30/98 HAYNES, R Correct I0pls02 A

Network Connection at

LaRC

**98-0538-** EDF IN 05/01/98 JOHNSON, M. Install the official A Work
completed, 05/01/98

release of Open Client see ccmail.

11.1 on \"DRPEPPER\"

**98-0539-** EDF IN 05/01/98 MOSES, L. Installation of Rogue Withdrawn
by 05/01/98

Wave on DrPepper Originator. CCR

was not needed for

Rogue Wave on

DrPepper.

**98-0540-** EDF IN 05/01/98 JOHNSON, M. Configure \"Yakko\" to Work
completed by 05/12/98

the Release B RTSC, see cc:mail.

compilation baseline

**98-0541-** EDF IN 05/01/98 JOHNSON, M. Install Testbytes on A Work
completed on 06/18/98

two PCs in the DBM 5/28/98, see ccmail.

Group

**98-0542-** EDF IN 05/01/98 JOHNSON, M. Install Sybase Open A Work
completed, 05/01/98

Client on DBM Group see ccmail.

Members PCs

**98-0543-** EDF IN 05/01/98 JOHNSON, M. EDF Ingest Database A Work
completed, 05/01/98

Login see ccmail.

**98-0544-** ECS I 05/01/98 SCHROEDER, CURT FOS Future Mission

SE and Prototyping

**98-0545-** REL2 II 05/04/98 PRIVOR, H. Site-Host Map (910- A

TDA-005) Baseline

Update

**98-0546-** REL2 II 05/04/98 AUSDEN, H. Remove Software CCR withdrawn
by 06/16/98

Development Tools originator.

from HW-SW Maps

**98-0547-** ECS I 05/05/98 ADAMS, C. Launch Critical FDF Superseded by
07/30/98

Products change to Revision A

the EOS AM-1 FDD

ICD

**98-0547A** ECS I 07/30/98 ADAMS, C. Launch Critical FDF Copy was given
to

Products change to Contracts (Debbie

the EOS AM-1 FDD Laird)

ICD

**98-0548-** REL2 II 05/05/98 FORTLAGE, B EDC Network Drawing A CCR
baselined and 06/15/98

Changes Incorporating posted to the web.

EDC PCA Audit

Findings

**98-0550-** REL2 II 05/05/98 FORTLAGE, B. ECS Domain Name A Prepare CCR
for

Service \"roll out\" of solution.

Documentation Addres the XRP

Baselining Proposal implementation

issue.

**98-0551-** ECS II 05/05/98 BURFORD, W. V2.0 Documentation Remove
7/31/98

Replan draft update from

DID #609

**98-0552-** REL2 II 05/05/98 FRANKS, B. Re-Build the \"Purple\" A Admin
Closure. 06/22/98

Patch for Patch IPT

Testing in the Mini-

DAAC

**98-0553-** ECS II 05/05/98 MANGUM, J. Procure XRP-II A

Training

**98-0554-** REL2 II 05/05/98 ALABASTRO, M Modify disk A

configuration of

l0ais01 (EIN#2221)

and l0sps03

(EIN#1907)

**98-0555-** REL2 II 05/05/98 AUSDEN, H. Update the COTS Changes were
05/18/98

Software Version incorporated in

Baseline CCR 98-0578.

**98-0556-** EDF IN 05/06/98 JOHNSON, M. Increase in RAM and Work
completed by 05/12/98

swap space on RTSC. See cc:mail

Stability/Functionality from RTSC.

Lab Hardware

**98-0557-** REL2 II 05/06/98 AUSDEN, H. Baseline the ECS A

Operational Directory

Guidelines

**98-0558-** EDF IN 05/06/98 NGUYEN, HAO Add Storage of Sun A Work
completed, 05/12/98

SPARC Station - OLE see ccmail.

**98-0559-** EDF IN 05/06/98 PETERS, B. Establish TS3 NFS A Work
completed, 05/12/98

Mount Points in the see ccmail.

Mini-DAAC

**98-0560-** REL2 II 05/06/98 MOLINET, M. SSO Role for DBO A SSO Role
for DBO

Accounts Accounts done, see

ccmail.

**98-0561-** EDF IN 05/07/98 MCDONALD, M. Install the SGI NAG90 A Work
completed, 05/13/98

Compiler on s0mog01 see ccmail.

**98-0562-** EDF IN 05/07/98 MOLINET, M. Mini-DAAC Sudo Work completed
by 06/04/98

Privilege Requested RTSC, see

CC:mail.

**98-0563-** EDF IN 05/07/98 JOHNSON, M. Create a new directory Work
completed by 05/12/98

structure on \"Maliboo\" RTSC, see cc:mail.

EIN #0338

**98-0564-** REL2 II 05/07/98 JOHNSON, M. Downgrade Sysbase A

Open Client isq1 and

bcp to 10.0.4

**98-0565-** REL2 II 05/07/98 JACKSON, L Deliver the Purple A 05/11/98

Patch (4.10) to SMC

for EDC Only

**98-0566-** REL2 II 05/07/98 LOYA, K. ECS Release B PDPS A

Patch for Level 1

Processing Production

Rules

**98-0567-** REL2 IN 05/07/98 ARMSTRONG, M. Changes to Withdrawn by
06/04/98

Development Pre- originator.

Launch Schedule

**98-0568-** REL2 II 05/07/98 PETERS, B. Upgrade and baseline A Work
completed,

STK Firmware and see ccmail.

Software

**98-0569-** ECS II 05/07/98 JALLETA, L. \"General User Access
Superseded by 07/24/98

to Data Acquisition Revision A.

Request Tool\", CH-59

**98-0569A** ECS II 07/24/98 JALLETA, L. \"General User Access
Superseded by 09/15/98

to Data Acquisition Revision B.

Request Tool\", CH-59

(IMS-1075#B) an CLS

JAVA DAR Tool Reqt

**98-0569B** ECS II 09/15/98 JALLETA, L. \"General User Access A
Baselined on 01/21/99

to Data Acquisition 1/21/99

Request Tool\", CH-59

(IMS-1075#B) and

CLS JAVA DAR Tool

Req

**98-0570-** EDF IN 05/08/98 MARTIN, E. Addition of user A Work
completed, 05/18/98

account to machine see ccmail.

\"ceoseing\"

**98-0571-** ECS I 05/11/98 RACKLEY, M. Enhanced AM-1

Command Timing

Constraint Capability

**98-0572-** ECS I 05/11/98 RACKLEY, M. Application Program A sent via
courier.

Interface for Telemetry

Parameters

**98-0573-** ECS I 05/11/98 RACKLEY, M. CERES Command A

Parameter Function

for Solar Azimuth

Angle

**98-0574-** EDF IN 05/11/98 JOHNSON, P. I&O Requests Ability A Close
per report 08/31/98

to Access SMC- from Frank Watson

Remedy from EDF (see folder for

Facility cc:mail)

**98-0575-** EDF IN 05/11/98 JOHNSON, M Create a Restricted A Work
completed, 05/14/98

Access Group on see ccmail.

\"Sydney\"\`

**98-0576-** EDF IN 05/11/98 MARTIN, E Request to have A Work completed,
05/14/98

\"ceossun1, ceossun2, see ccmail.

and ceoseng,\"

integrated into the Rel

B Development DCE

Cell

**98-0577-** REL2 II 05/11/98 ALABASTRO, M Reconfigure e0dis01 CCR
baselined and 05/19/98

(EIN#1954) RAID Unit posted to the web.

(EIN#1987) Holding

ASTER D3 Ingest

Data

**98-0578-** REL2 II 05/11/98 AUSDEN, H. Update the COTS A

Software Version

Baseline

**98-0579-** EDF IN 05/12/98 JOHNSON, M To Restrict Access on A Work
completed, 05/14/98

\"Portugal\" EIN#0688 see ccmail.

**98-0580-** EDF IN 05/12/98 JOHNSON, M Install DB Artisan A Work
completed, 05/14/98

see ccmail.

**98-0581-** EDF IN 05/12/98 JOHNSON, M Create A Restricted A Work
completed, 05/14/98

Access Group on see ccmail.

\"Clydesdale\"

**98-0582-** ECS II 05/12/98 HURST, JOE Support for SGI Update
attachment

Products not Covered to delete two SGI

on Previous Support Product items.

Contract

**98-0583-** ECS II 05/12/98 HURST, JOE 103 Replacement

Batteries for EDF

Uninteruptable Power

Supply (UPS)

**98-0584-** REL2 II 05/13/98 RACHAKONDA, S. SGI IRIX 6.2 Patch CCR
baselined and 05/14/98

Baseline (with 7.1 posted to the web.

Compiler Patches)

Rollout

**98-0585-** ECS II 05/13/98 DENNISON, S. Add Scenarios to Draft

CDRL 313 - Version

2.0 CSMS/SDPS

Internal ICD for the

ECS Project

**98-0586-** REL2 II 05/13/98 PETERS, B. Release IMSL n32 A

and 64-bit SGI

Documentation for

SGI Platforms

**98-0587-** EDF IN 05/13/98 WHITE, R. Release B Drop 4P A Work
completed, 05/15/98

(TS3 mode) Mini- see ccmail.

DAAC ECS Assist

Testing Lab MSS

Database Size

Increase

**98-0588-** REL2 II 05/13/98 ALABASTRO, M. Update GSFC, EDC, CCR
baselined and 05/26/98

LaRC, and NSIDC posted to web.

Hardware Baseline

documents Based on

PCA Audit

**98-0589-** REL2 II 05/14/98 JACKSON, L. Deliver the CCR baselined and
05/18/98

Purple+Gray Patch posted to the web.

(4.10.01) to SMC for

Distribution to the

DAACs

**98-0590-** REL2 II 05/14/98 MCDONALD, M. Deliver SGI 7.2 06/08/98

Compilers Upgrade

and Toolkit Patch

(4.14) to SMC for the

VATC and DAAC\'s

**98-0591-** REL2 II 05/14/98 JACKSON, L Version 2 Drop 4.11 CCR
baselined and 05/18/98

Patch Release, 914- posted to the Web.

TDA-020

**98-0592-** ECS I 05/14/98 DENNISON, S Modify DID 313 for inadvertently
06/03/98

SDPS/CSMS Software entered.

**98-0592A** ECS I 06/03/98 DENNISON, S Modify DID 313 for A
inadventently

SDPS/CSMS Software entered

**98-0593-** ECS I 05/14/98 DENNISON, S Modify DID 305 for inadventently

SDPS/CSMS Software entered

**98-0594-** EDF IN 05/14/98 SWAB, A Move DLT4 Tape A Work completed
06/18/98

Drive from \"Apache\" to 5/28/98, see ccmail.

\"Blood\"

**98-0595-** EDF IN 05/14/98 RACHAKONDA, S. Need Testing A Work
completed, 05/19/98

Environment on Test see ccmail.

Cell Platforms

**98-0596-** EDF IN 05/14/98 FRANKS, B. Build the \"Gold\" Patch A

for Patch IPT testing in

the VATC

**98-0597-** REL2 II 05/15/98 JALLETA, L. Verification Database A
Updates have been 09/09/98

Baselining incorporated and

posted on the

Verification

Database website.

**98-0598-** EDF IN 05/15/98 JOHNSON, M EDF Release B Drop 5 A Work
completed, 05/18/98

MSS Databases see ccmail.

Needed

**98-0599-** REL2 II 05/15/98 JOHNSON, M COTS Upgrade from A Work
completed, 05/20/98

XVT 4.50 to 4.58 CCR baselined and

posted to the web.

**98-0600-** REL2 II 05/15/98 JACKSON, L Post Documents for A Releases
914-TDA-

COTS Products (IDL, 023/024/025/029

JRE, Forcheck)

**98-0601-** REL2 II 05/15/98 MEYER, R Addition of Deleted A

from Archive Flag

**98-0602-** EDF IN 05/18/98 UJHAZY, J. Package Baseline for A

VATC

**98-0603-** EDF IN 05/18/98 UJHAZY, J. Installation of ECS A Work
completed, 05/18/98

Assist version 2.0 in see ccmail.

the VATC

**98-0604-** EDF IN 05/18/98 UJHAZY, J. Delivery of Nightly A Work
completed, 05/18/98

Build for VATC Install see ccmail.

**98-0605-** REL2 II 05/18/98 THOMAS, C Update ESDT A

Baseline with new and

update MODIS ESDTs

for GSFC and EDC

only

**98-0606-** EDF IN 05/18/98 MUGANDA, M. VATC DDIST A Work completed,
05/19/98

Database Creation see ccmail.

**98-0607-** EDF IN 05/18/98 OUYANG, W. New UNIX User A Work completed
on 06/18/98

Groups on 5/20/98, see ccmail.

dmserver.gsfc.nasa.go

v

**98-0608-** EDF IN 05/18/98 XU, SIWEI Installation for A Close per
report 08/31/98

EmailParser Script from Frank Watson

(see folder for

cc:mail)

**98-0609-** EDF IN 05/18/98 AUSDEN, H. Modify Shell Startup A Work
completed on 06/18/98

Files in the VATC to 5/21/98, see ccmail.

Set the ECS

Environment

**98-0610-** ECS II 05/18/98 NGUYEN, H. Generate RTM

Baseline for 5/19/98

**98-0611-** REL2 II 05/19/98 AUSDEN, H. Update the ECS A CCR baselined
and 05/26/98

Program Register posted to the web.

**98-0612-** REL2 II 05/19/98 AUSDEN, H. Update the port map A CCR
baselined and 05/26/98

baseline posted to the web.

**98-0613-** REL2 II 05/19/98 HAYNES, R. Version 2.0 Domain A

Name Service

Baseline- SMC and

GSFC Details

**98-0614-** REL2 II 05/19/98 FORTLAGE, B. Version 2.0 Domain A

Name Service

Baseline - Structure

and EDC/NSIDC

Details

**98-0615-** ECS I 05/20/98 ULLMAN, R. Baseline the I/F Forwarded by

Responsibilities for courier on 6/18/98.

Standard Product

Generation Using

SIPS

**98-0616-** REL2 II 05/20/98 PETERS, B. Baseline Mount Points A CCR
baselined and 05/26/98

posted to the web.

**98-0617-** REL2 II 05/20/98 JACKSON, L SGI IRIX 6.2 Patch Kit A CCR
baseline and 05/26/98

posted to the web.

**98-0618-** REL2 II 05/20/98 MOSES, L. Disk Repartition and A Action
Completed 07/14/98

Sybase SQL Server and received ccmail

Reconfiguration from RTSC.

**98-0619-** EDF IN 05/20/98 FITZHUGH, S. Add additional hosts to A
Received RTSC 06/30/98

ESSM for Sybase closure report.

Monitoring

**98-0620-** REL2 II 05/20/98 MUGANDA, M. Publish Drop 4P DID A

311 Documentation

**98-0621-** REL2 II 05/20/98 PETERS, B. Release IMSL O 32 bit A

SGI Documentation

**98-0622-** ECS I 05/21/98 RYKOWSKI, T. Electronic Service A forwarded
via

Request Deletion and courier.

Post AM-1 Launch

Modifications change

to the EDOS EGS

ICD, E

**98-0623-** ECS I 05/21/98 SCOTT, S. Remove Prohibited A Copy was sent
to

Function from IT Contracts

Standards changes to

the Data Production

S/W SCF Stds

Guidelines

**98-0624-** ECS I 05/21/98 CAMERON, J. Reflect Current

Implementation Plan

changes to the Ebnet

FDS ICD

**98-0625-** REL2 II 05/21/98 UJHAZY, J. Patch Delivery of Files A Patch
delivery 06/18/98

for ECS Assist 4P completed 5/26/98,

Checkout in VATC see ccmail.

**98-0627-** ECS II 05/21/98 JOYNER, K Procure ClearCase A

and NAG F90

Software Maintenance

**98-0628-** REL2 II 05/21/98 LOYA, K Patch to Fix Omission

of Stored Procedures

in the PDPS Patch

**98-0629-** REL2 II 05/21/98 HUANG, F. Add PDPS database A

scripts to the ECS

Custom code baseline

as a workaround until

Drop 4P

**98-0630-** REL2 II 05/21/98 DENNISON, S CDRL 305- Version A

2.0 Segment/Design

Specification for the

ECS Project

**98-0631-** REL2 IN 05/21/98 MCCARTNEY, D. Hookup TLSUN04 to A CCR
baselined and 06/04/98

the hitc.com domain posted to the web.

install D4p CLS

custom code from

Web on TLSUN04 and

Demo Sun

**98-0633-** REL2 II 05/21/98 JOHNSON, W. Redelivery of Toolkit A

for the Purple & Gray

Patch

**98-0634-** ECS I 05/22/98 SCHWALLER, M. HIRS/2 Column Ozone A Copies
were sent to

changes to the ECS Contracts

F&PRS, NOAA ADC

ICD and the NOAA

ADC IRD

**98-0635-** REL2 II 05/22/98 ARRINGTON, D. Release the Drop 4 A

Toolkit (5.2.2) and

HDF-EOS (2.2) To

The SCFs

**98-0636-** EDF IN 05/22/98 UJHAZY, J. Files to VATC for test A Files
sent to VATC 06/18/98

of NCR ECSed15040 completed 5/28/98,

see ccmail.

**98-0637-** EDF IN 05/22/98 UJHAZY, J. Files to VATC for test A Files
delivered to 06/18/98

of NCR ECSed15037 VATC on 5/28/98,

see ccmail.

**98-0638-** REL2 II 05/27/98 HAYNES, R. Version 2.0 Domain CCR
baselined and 06/04/98

Name Service posted to the web.

Baseline-LaRC Details

**98-0640-** REL2 IN 05/26/98 UJHAZY, J Files to VATC for test A Files
delivered to 06/18/98

of NCR ECSed 15084 VATC on 5/28/98,

see ccmail.

**98-0641-** ECS I 05/26/98 ARMSTRONG, MARY Request for Deviation

(RFD) for use of

Sysbase Open Client

Beta Version

**98-0642-** ECS II 05/26/98 HURST, J 1998 Support for 80 A

HP Systems at ASF,

EDC, EDF, GSFC,

LARC, JPL & ORNL

**98-0643-** REL2 II 05/26/98 JACKSON, L. Release of SDSRV A

DB Stored Procedures

in Patch 4.11.01

**98-0644-** REL2 II 05/26/98 HOOD, M Draft CDRL 609 - A

Version 2.0

Operations Tools

Manual for the ECS

Project

**98-0646-** ECS I 05/27/98 WATT, W. Update the Landsat 7

Data Format Control

Books L7 Processing

System (LPS) Output

Files DFCB Vol 5 Bo

**98-0647-** ECS I 05/27/98 MARINELLI, D. Add Correct A Copy was given
to

MOPITT/MISR APIDs Contracts (Debbie

to the List of PDSs Laird)

Sent to ECS and Send

CERES Level 0 PDSs

to Both La

**98-0648-** REL2 II 05/27/98 NGUYEN, B. XRP/BLM Priority A Copies
forwarded to

Enhancements Procurement.

**98-0649-** EDF IN 05/27/98 JOHNSON, M. EDF SDSRV SQS A Work completed,
06/02/98

Testing Sybase see ccmail from F.

Database (EDF Only) Watson.

**98-0650-** ECS I 05/28/98 SMITH, G. B/L the ICD between A sent via
courier on

ESDIS and GD for 7/22/98.

Support by the WOTS

of EOS AM-1

**98-0651-** EDF IN 05/28/98 JOHNSON, M. Release IDL 5.0.2 to A

the SMC

**98-0652-** EDF IN 05/28/98 KNIZHNIK, S. Move \"Casper\" from A Work
completed 06/16/98

Room 2113E to Room 6/16/98, see ccmail.

2113D

**98-0653-** ECS I 05/29/98 SCHROEDER, C. Integration of GDAAC

Ancillary Product

Software

**98-0654-** REL2 II 05/29/98 UJHAZY, J Delivery of correct A Work
completed, 06/01/98

version of EA to the see ccmail from F.

VATC Watson.

**98-0655-** REL2 II 05/29/98 UJHAZY, J Delivery of 5/28/98 A Work
completed, 06/05/98

CSS merges for see ccmail from F.

testing in VATC Watson.

**98-0656-** REL2 II 05/29/98 LINDSEY, C. Procure additional A Copies
forwarded to

hardware at FOS Procurement.

**98-0657-** EDF IN 06/01/98 SMITH, D. Install Version 6.0 of A Work
completed, 06/05/98

McCabe Quality Metric see ccmail from F.

Software Watson.

**98-0658-** EDF IN 06/01/98 DUFFY, C. Move machines to A Work
completed, 06/16/98

support temporary see ccmail.

FOS Staff

**98-0659-** ECS II 06/01/98 FOCH, D Align RTM with the Superseded by
07/01/98

SCF IRD revision A

**98-0659A** ECS II 07/01/98 FOCH, D Align RTM with the A RTM baseline
on 07/20/98

SCF IRD 7/20/98.

**98-0660-** ECS II 06/01/98 SCHESSLER, J SIPS ICD (209-CD- 06/17/98

030-001)

**98-0660A** ECS II 06/18/98 SCHESSLER, J SIPS ICD (209-CD-

030-001)

**98-0661-** EDF IN 06/01/98 DUFFY, C. Upgrade the FOS A

DEC baseline from

4.0B to 4.0D

**98-0662-** EDF IN 06/01/98 SMITH, D. Install ClearCase 3.1.1 A

Patch 59

**98-0663-** REL2 II 06/02/98 MOLINET, M. \"allmode\" Account A Work
completed

Needed for Shared 6/16/98, see ccmail.

Mode

**98-0664-** REL2 II 06/02/98 UJHAZY, J. Patch Delivery of Files A

for Checkout of DMS

in VATC

**98-0665-** EDF IN 06/02/98 MCCARTNEY, D. Install Drop 4p CLS A
Received cc:mail 07/20/98

Custom Code from from RTSC

Web on 4 Demo Sun

Workstations

**98-0666-** EDF IN 06/02/98 SINGER, N. Reset D3 SCSI Switch A Work
completed, 06/05/98

from VATC (t1dpso1) see ccmail from F.

to EDF (sioux) Watson.

**98-0667-** REL2 II 06/03/98 UJHAZY, J. Patch Delivery for A

ECS Assist 4P

Checkout in VATC-

NCR 15721

**98-0668-** REL2 II 06/03/98 UJHAZY, J. Patch Delivery for A

ECS Assist 4P

Checkout in VATC-

NCR 14983

**98-0669-** EDF IN 06/03/98 RACHAKONDA, S. Need a Mail Host in A See
Frank 09/23/98

EDF (stallion) Watson\'s , RTSC,

cc:mail in folder to

close CCR.

**98-0670-** EDF IN 06/03/98 MOLINET, M. VATC DDIST Drop 4P A Work
completed, 06/05/98

Database Creation see ccmail from F.

Watson.

**98-0671-** ECS I 06/04/98 SCHWALLER, M. ASTER ICD Post Copies were

Launch Changes distributed to

(Mostly for the Billing Contracts

and Accounting I/F)

**98-0672-** REL2 II 06/04/98 MILLER, R. Delivery of Drop 4P to A

VATC

**98-0673-** EDF IN 06/04/98 KLEIN, L. Heirarchical Data A Closed
6/26/98 per 10/16/98

Format Upgrade Frank

Watson(RTSC).

**98-0674-** REL2 II 06/04/98 THOMAS, C. Update DAAC A Received cc:mail
07/20/98

baseline to current from RTSC

ESDT Baseline

**98-0675-** REL2 II 06/04/98 LOYA, K. Replace PDPS A

Database Script for

Resetting PGE

Information to the ECS

Custom Code

Baseline

**98-0676-** REL2 II 06/04/98 GROSS, C. Drop 4P Domains and A CCR
baselined and 06/12/98

Baseline Data for the posted to the web.

ECS Project

**98-0677-** EDF IN 06/05/98 MOLINET, M Drop 4P ECS A Work completed,
06/08/98

Assistant (Version 2.0) see ccmail from R.

needed in VATC Best.

**98-0678-** REL2 II 06/05/98 OBLIGACION, E. G0ais05 in C101P is A CCR
baselined and 06/11/98

to be moved to C101 posted to the web.

**98-0679-** EDF IN 06/05/98 JOHNSON, M. Upgrade \"Earth\" from A Work
completed 06/17/98

OS 9.X to 10.01 6/10/98, see ccmail.

**98-0680-** EDF IN 06/05/98 JOHNSON, M. Evaluation of DDTS A Closed per
ccmail 08/04/98

4.1 for a maintenance from RTSC.

COTS upgrade

**98-0681-** EDF IN 06/05/98 JOHNSON, M. Regression testing of A Work
completed, 06/05/98

Sybase Open Client see ccmail from F.

for SGI Watson.

**98-0682-** REL2 II 06/05/98 HALL, A. Features to Test Case A CCR
baselined and 06/15/98

Mapping Baselining posted to the web.

**98-0683-** REL2 II 06/05/98 HALL, A. Add/delete/modify A CCR baselined
and 06/15/98

currently baselined posted to the web.

Test Cases

**98-0684-** REL2 II 06/05/98 PETERS, B. Add NFS Mount A

Points for Drop 4P

Installation in the

VATC

**98-0685-** REL2 II 06/08/98 HAYNES, R. Prevent Denial-of- Withdrawn by
08/14/98

Service Network originator.

Attacks

**98-0686-** ECS II 06/08/98 HURST, J Support for 4 SGI Superseded by
06/17/98

Systems revision A.

**98-0686A** ECS II 06/18/98 HURST, J Support for 4 SGI A

Systems

**98-0687-** REL2 II 06/08/98 UJHAZY, J Files Missing in VATC A Work
completed, 06/08/98

see ccmail from R.

Best.

**98-0688-** EDF IN 06/08/98 WILLIAMS, C. Switch DecStation for A Closed
6/18/98 per 10/16/98

PC X-Term Frank

Watson(RTSC).

**98-0689-** EDF IN 06/09/98 MOLINET, M Delivery of Nightly A

Build Needed for CSS

**98-0690-** EDF IN 06/09/98 JOHNSON, M. COTS maintenance A Closed
6/24/98 per 10/16/98

upgrade to Purify for Frank

Sun Platforms Watson(RTSC).

**98-0691-** REL2 II 06/09/98 FORTLAGE, B. EDC Network Drawing A CCR
baselined and 06/15/98

Changes Incorporating posted to the web.

EDC PCA Audit

Corrections

**98-0692-** EDF IN 06/09/98 JOHNSON, M. Install Purify 4.1 on A Work
completed, 06/15/98

\"SLIMER\" (IDG Test see ccmail.

Cell)

**98-0693-** REL2 II 06/10/98 WHITELEATHER, A Upgrades Needed for A

tlaqg02 for Testing

Multiple Science

Processors

**98-0694-** EDF IN 06/10/98 SMITH, D. Move 2 Sun SPARC A per ccmail
from 07/27/98

LX\'s RTSC.

**98-0695-** EDF IN 06/11/98 RACHAKONDA, S. Need to install a NTP A
Close per report 08/31/98

Server on rootbeer for from Frank Watson

DTS testing (see folder for

cc:mail)

**98-0696-** ECS I 06/11/98 SCHROEDER, C. Revise ECS Schedule A sent to
gsfc via

DIDS courier on 7/14/98.

**98-0697-** ECS II 06/11/98 NGUYEN, B. Revise the Spec & A

XRP-II Baseline

Manager Data

Dictionary/Schema for

the ECS V2.0 B/L

**98-0698-** EDF IN 06/11/98 DUFFY, C. Move \"luey\" and A Work
completed on 06/19/98

\"beepbeep\" within 6/17/98, see ccmail.

FOS

**98-0699-** REL2 II 06/11/98 AUSDEN, H. Modify the ECS A CCR
resubmitted 06/15/98

Operational Directory for review 6/19/98

Guidelines due to problems

with

implementation. An

action will be

assigned to Howard

Ausden to develop

an implementation

plan to fix the

problem.

**98-0700-** REL2 II 06/11/98 PETERS, B. Baseline BDS 2.0 for A ERROR.
06/15/98

HiPPI SGI Platforms

**98-0701-** EDF IN 06/12/98 COMPTON, D. Increase Physical A Work
completed, 06/16/98

Memory in VATC see ccmail.

machine \"tlicg01.\"

**98-0702-** EDF IN 06/12/98 WELLS, T. Move A Closed 6/18/98 per
10/16/98

Xrunner/Loadrunner Frank

scripts from EDF to Watson(RTSC).

VATC for SV testing

**98-0703-** ECS II 06/12/98 GAVIGAN, G Procurement of A

additional M&O

SW/HW

**98-0704-** EDF IN 06/15/98 HAYNES, R. Add Temporary Static A Work
completed on 06/19/98

Route to Host t1ins02 6/17/98, see ccmail.

in VATC

**98-0705-** REL2 II 06/15/98 PETERS, B. Add Secondary A

Science Processor

Mount Points in VATC

**98-0706-** REL2 II 06/15/98 PETERS, B. Upgrade SGI Patch A

Baseline for BDS 2.0

**98-0707-** EDF IN 06/15/98 JOHNSON, M Move \"Aurora\" A Received RTSC
06/30/98

EIN#0588 from 3015H closure report.

to 3023-EDF

Hardware Sun Sparc

20/50

**98-0708-** EDF IN 06/15/98 JOHNSON, M Reconfigure Xterms in A Close
per report 08/31/98

the EDF from Frank Watson

(see folder for

cc:mail)

**98-0709-** EDF IN 06/15/98 JOHNSON, M Uninstall Purify 4.0.1 A Closed
6/19/98 per 10/16/98

for SGI out of /tools Frank

Watson(RTSC).

**98-0710-** EDF IN 06/16/98 GORSKY, R. ClearCase Group A Received RTSC
06/30/98

Account Home closure report.

directories

**98-0711-** ECS I 06/16/98 ADAMS, C. Add Zenith Omni to A sent via
courier on

TDRSS Viewing Times 7/16/98.

changes to the EOS

AM-1 FDD ICD

**98-0712-** ECS II 06/16/98 JALLETA, L. Update Requirement A RTM
baseline on 07/20/98

DADS0175#B 7/20/98.

**98-0713-** EDF IN 06/16/98 JOHNSON, M. To install the UIL A Received
RTSC 06/30/98

Compiler on IRIX 6.2 closure report.

**98-0714-** EDF IN 06/16/98 JOHNSON, M. Installation of Spatial A
Originator 07/14/98

Query Server version requested that this

3.0.1 in Mini-Daac CCR be closed.

The work was never

done. A new ccr

will be submitted to

install SQS

2.2.2.29A in the

Mini-DAAC, VATC

and beyond.

**98-0715-** ECS I 06/17/98 WATT, W. Approve a New ICD A Copies were
sent to

between the LPDS Debbie Laird

and the ECS (Contracts)

**98-0716-** REL2 II 06/17/98 JOHNSON, P. Remedy-DDTS A Received cc:mail
07/20/98

Translation Tool - (Re: from RTSC

Red Book Issue V20-

071\)

**98-0717-** EDF IN 06/17/98 BOLLINGER, R. Change Swap File C Swap file
work 06/19/98

Space allocation on completed on

VATC Machine 6/17/98, see ccmail.

t1icg01 to mitigate

NCR 15569

**98-0718-** ECS I 06/18/98 SCOTT, S. SCF ICD/IRD A sent via courier on

Changes to Add ftp via 7/10/98.

ssh and ESDT version

of SCF ICD, Fix Minor

Errors in SCF IRD

**98-0719-** EDF IN 06/18/98 SMITH, D. Install Latest Version C
Coordinate with

of X-Runner at the Keondra Joyner for

FOS EOC licenses.

**98-0720-** ECS II 06/19/98 CHACHULSKI, C. Send SRR Message to A RTM
baseline on 07/20/98

NCC at any Time 7/20/98.

**98-0722-** ECS II 06/19/98 CHACHULSKI, C. Confirmed TDRS A RTM
baseline on 07/20/98

Contact Schedule 7/20/98.

Report

**98-0723-** ECS II 06/19/98 CHACHULSKI, C. TDRS Mapping A RTM baseline
on 07/20/98

7/20/98.

**98-0724-** ECS II 06/19/98 CHACHULSKI, C. New FOS Load Superseded by
07/15/98

Manager/Load Initiate Revision A.

Command Level 4

Requirements

**98-0724A** ECS II 07/15/98 CHACHULSKI, C. New FOS Load A RTM baseline
on 07/20/98

Manager/Load Initiate 7/20/98.

Command Level 4

Requirements

**98-0725-** ECS II 06/19/98 CHACHULSKI, C. DFCD Derived A RTM baseline
on 07/20/98

Telemetry - Maximun 7/20/98.

Input Parameters

**98-0726-** ECS II 06/19/98 CHACHULSKI, C. New CLCW Event A RTM
baseline on 07/20/98

Message Level 4 7/20/98.

Requirement

**98-0727-** ECS II 06/19/98 CHACHULSKI, C. FOS Dump Superseded by
07/15/98

Processing Revision A.

Performance

**98-0727A** ECS II 07/15/98 CHACHULSKI, C. FOS Dump A RTM baseline on
07/20/98

Processing 7/20/98.

Performance

**98-0728-** EDF IN 06/19/98 CRAWFORD, J. Add users to A

ClearCase Branch for

Drop 4P

**98-0729-** REL2 II 06/22/98 CRAWFORD, J Release to VATC of fix A Was
pre-shipped 06/22/98

for concurrent Staging on 6/22/98

Disk Servers in same

mode (Oscar\" patch)

**98-0730-** EDF IN 06/23/98 MOLINET, M Mini-DAAC DDIST A Received
cc:mail 07/14/98

Drop 4P Database from RTSC

Creation

**98-0731-** EDF IN 06/23/98 JOHNSON, M. Configure \"Saturn\"
Disapproved by 07/15/98

and \"Orion\" as XTerm EDF/REL2 CCB

Servers for Chairman.

Development

**98-0732-** EDF IN 06/23/98 JOHNSON, M. Upgrade \"Juror\" from A Closed
10/20/98 10/23/98

Challenge DM per K. Lange

EIN#1231 to (RTSC).

Challenge L EIN

#1202

**98-0733-** EDF IN 06/23/98 JOHNSON, M. Configure \"S0MOG01\" C
Received cc:mail 07/20/98

as a shared resource from RTSC

for Toolkit

Development and CM

**98-0734-** EDF IN 06/23/98 JOHNSON, M. To Upgrade \"Ariel\" in A
Received cc:mail 07/14/98

Memory from 192 to from RTSC

256

**98-0736-** REL2 II 06/23/98 JACKSON, L. Make a Fix to the A Received
cc:mail 07/20/98

Oscar Patch and from RTSC

Redeliver to the VATC

**98-0737-** EDF IN 06/23/98 JOHNSON, M. To install MSS A

SubAgent Start-up

scripts in Mini-DAAC

and VATC System

Directory

**98-0738-** REL2 II 06/24/98 BOLLINGER, R. Deploy five (5) more A

8MM Stackers into the

DIPHW Suite at

GDAAC for

Performance Testing

**98-0739-** ECS II 06/24/98 CREECY, R. Maintenance and A

Operations

Configuration

Management Plan for

the ECS Project

Document

**98-0740-** REL2 II 06/25/98 BOLLINGER, R. Add 1 more CPU to A

g0mss10 and Backup

server g0mss02 to

alleviate CPU

Overload

**98-0741-** EDF IN 06/25/98 JOHNSON, M. Load AMASS 4.9 API A Received
cc:mail 07/20/98

on \'KIDNAPED\" from RTSC

**98-0742-** EDF IN 06/25/98 JOHNSON, M. Move of PC products C Closed
7/6/98 per 10/16/98

within Science Data Frank

Server Watson(RTSC).

**98-0743-** EDF IN 06/25/98 JOHNSON, M. Move of PC products C Closed
6/26/98 per 10/15/98

within the DBM Group Frank Watson-

RTSC.

**98-0744-** ECS I 06/26/98 SIMONS, M. Add to the ESDIS CM

Plan to the ECS SOW

**98-0745-** EDF IN 06/26/98 JOHNSON, M. Mini-DAAC SDSRV C Closed 7/6/98
per 10/16/98

Stability Lab Frank

Databases Watson(RTSC).

**98-0746-** ECS II 06/26/98 LINDSEY, C. Procurement: Procure A

COTS PVWAVE FOR

FOS

**98-0747-** REL2 II 06/26/98 HAYES, R. Add Test Network A

Hardware to GSFC

DAAC

**98-0748-** EDF IN 06/26/98 FORTLAGE, B. Network Technology A Received
cc:mail 07/20/98

Insertion Testbed EDF from RTSC

Installation in EDF

**98-0750-** ECS II 06/29/98 JALLETA, L. Govt CH 62 A RTM baseline on
07/20/98

\"Level 2 and 3 7/20/98.

updates for ancillary

data (NCEP, TOMS,

NON-EOS),\" updates

Appendix

**98-0751-** ECS II 06/29/98 CHACHULSKI, C. FDS File Ingest Superseded
by 07/17/98

Performance Revision A.

**98-0751A** ECS II 07/17/98 CHACHULSKI, C. FDS File Ingest A RTM
Baselined on 09/21/98

Performance 9/17/98.

**98-0752-** ECS II 06/29/98 CHACHULSKI, C. HGA Management A RTM
Baselined on 09/21/98

9/17/98

**98-0753-** ECS II 06/29/98 CHACHULSKI, C. Timeline: Orbit Superseded
by 07/17/98

Numbers Revision A.

**98-0753A** ECS II 07/17/98 CHACHULSKI, C. Timeline: Orbit A RTM
Baselined on 09/21/98

Numbers 9/17/98

**98-0754-** ECS II 06/29/98 CHACHULSKI, C. Interpret Activity Log
Superseded by 07/17/98

Data Words Revision A.

**98-0754A** ECS II 07/17/98 CHACHULSKI, C. Interpret Activity Log A RTM
Baselined on 09/21/98

Data Words 9/17/98

**98-0755-** EDF II 06/29/98 ARRINGTON, D. Release the Updated A
Received cc:mail 07/20/98

Toolkit Instal Script for from RTSC

HDF 4.1.rl.1

**98-0756-** EDF II 06/29/98 ARRINGTIN, D. Toolkit Spends Too A Received
cc:mail 07/20/98

Much Time to Retrieve from RTSC

the Data for

Badpixelinformation

**98-0757-** EDF IN 06/29/98 JOHNSON, M. Need Evaluation Copy C Close
per report 08/31/98

of Rational Rose 98 from Frank Watson

Enterprise Edition (see folder for

cc:mail)

**98-0758-** EDF II 06/29/98 JOHNSON, M. Procure Java Tools Deferred
until

Bundle for Client 7/15/98 to resolve

Group issues.

**98-0759-** ECS I 06/30/98 LAMBROS, S. Additional ESDTs in A Superseded
by 09/02/98

the ECS DAS ICD Revision A

**98-0759A** ECS I 09/02/98 LAMBROS, S. Additional ESDTs in A Copy was
given to

the ECS DAS ICD Contracts

**98-0760-** EDF IN 06/30/98 JOHNSON, M. Mini-DAAC PDPS A received
cc:mail 07/14/98

Database owner from RTSC

Change

**98-0761-** EDF IN 06/30/98 SNYDER, R. sudo privileges on A received
cc:mail 07/14/98

mss2 and batgirl from RTSC

**98-0762-** EDF IN 06/30/98 JOHNSON, M. EDF STMGT A Received cc:mail
07/14/98

Database Login from RTSC

**98-0763-** EDF IN 07/01/98 RACHAKONDA, S. Need extra 64Mb RAM C
Received cc:mail 07/20/98

for machines in IDG from RTSC

Cell

**98-0764-** EDF IN 07/01/98 RACHAKONDA, S. Add users to restriced A
Received cc:mail 07/14/98

access group on from RTSC

\'Clydes\'

**98-0765-** EDF IN 07/01/98 PETERS, B. Update/refresh secure C See
Frank 09/23/98

shell installations in Watson\'s , RTSC,

the VATC, MiniDAAC cc:mail in folder to

and EDF close CCR.

**98-0766-** REL2 II 07/01/98 KLEIN, L. New IMSL Version for A Closed
per Frank 09/01/98

MOPITT SCF Watson Report (see

cc:mail in folder)

**98-0767-** REL2 II 07/01/98 SMITH, L. Drop 4.P1 Domains A CCR
baselined and 07/02/98

and Baseline Data for posted to the WEB.

the ECS Project

**98-0768-** EDF IN 07/01/98 SMITH, D. Provide \"sudo\" A Received
cc:mail 07/20/98

privileges on FOS from RTSC

machines

**98-0769-** REL2 II 07/01/98 SMITH, L. Addendum (Part 4) A

420-TD-015-002

Modifications to the

Rel B.0 Earth Science

Data Model for the

ECS P

**98-0770-** REL2 II 07/02/98 RACHAKONDA, S. Need 7 SUN (bind) C DNS
Patches have 07/20/98

patches to be installed been installed on

in IDG cell and at clydes.

GSFC for evaluation

**98-0771-** REL2 IN 07/02/98 UJHAZY, J. Run Sendmail from A This CCR
was not 07/17/98

t1ins02 implemented by

RTSC and instead

CCR 98-0806 was

submitted for

implementation.

**98-0772-** EDF IN 07/02/98 JOHNSON, M. Mini-DAAC A Received cc:mail
07/20/98

Configuration changes from RTSC

to accommodate

Stability Lab efforts

**98-0773-** REL2 II 07/02/98 JOHNSON, M. Request to create NFS A
Received cc:mail 07/20/98

Mount Points in the from RTSC

Mini-DAAC for Stability

Lab

**98-0774-** EDF IN 07/02/98 MOSES, L. Add 2 users to the C Received
cc:mail 07/20/98

\"dbdm\" netgroup from RTSC

within the EDF

Infrastructure

**98-0775-** ECS IN 07/06/98 PRIVOR, H. NPOESS testbed Submitted to
07/06/98

Installation in 1105 EDF/REL2 CCB on

(Information Only 7/6/98 for

Information Only.

CCR has been filed

in folder.

**98-0776-** REL2 II 07/06/98 PETERS, B. Update STK Redwood A Close per
report 08/31/98

D3 Tape Drive from Frank Watson

Microcode and (see folder for

Firmware cc:mail)

**98-0777-** ECS II 07/07/98 FORTLAGE, B. Gigabit Ethernet A Materials
were 10/08/98

Module for CISCO received per

Switch Andrew Gilson\'s

cc:mail in folder.

**98-0778-** EDF IN 07/07/98 PETERS, B. Verify SGI Network A Received
cc:mail 07/20/98

and NFS Patch from RTSC

upgrades on t1icg01

**98-0779-** REL2 II 07/07/98 MOLINET, M. Delivery of DDIST DB A Was
signed at the 07/07/98

Scripts Needed for 4:00 p.m. Daily

4P1 Meeting. PSR was

omitted. Copy

given to L. Jackson

and Clearcase

group.

**98-0781-** ECS II 07/07/98 GAVIGAN, G Procurement of A Received ccmail
10/29/98

additional M&O from G. Gavigan

SW/HW for the that everything has

GDAAC been received.

**98-0782-** EDF IN 07/08/98 WHITE, R. Mini-DAAC PDPS and A Received
cc:mail 07/20/98

ACL Stability Lab from RTSC

Databases

**98-0783-** REL2 II 07/08/98 AUSDEN, H. Site-Host Map Update A
Baselined and 07/09/98

\- Revision 2 posted to WEB.

**98-0784-** ECS II 07/08/98 CHACHULSKI, C. CERES Command A RTM
Baselined on 09/21/98

Parameter Function 9/17/98

for Solar Azimuth

Angle

**98-0785-** ECS II 07/08/98 THOMAS, C. Update to the ESDT A

Baseline

**98-0786-** REL2 II 07/09/98 MILLER, R. Delivery of STMGT DB A
Clearcase Support 07/09/98

Scripts for 4P1 group delivered all

of 4P1.

**98-0787-** REL2 II 07/09/98 DREISBACH, J. Stability Lab C Check
whether the

Installation into Xrunner/Loadrunner

TS3/Mini-DAAC Install utilities can be

of accessed by the

Xrunner/LoadRunner Mini-DAAC from

EDF.

**98-0788-** REL2 II 07/09/98 SMITH, L. Drop 4PL Domains A CCR baselined
and 07/13/98

(Valids) and Baseline posted to WEB.

Data

**98-0789-** EDF IN 07/09/98 COOKE, V. DRG01 memory

Upgrade and Add

Swap Space

**98-0790-** ECS I 07/10/98 TOMASELLO, J. Update the ECS

Contract for the Year

2000 Compliance

**98-0791-** REL2 II 07/10/98 PETERS, B. VATC NFS Mount A Baselined and
07/28/98

Point Updates posted to WEB.

**98-0792-** REL2 IN 07/10/98 DREISBACH, J. Add second instance A per
ccmail from 07/27/98

of Autosys to Mini- RTSC.

DAAC

**98-0793-** REL2 IN 07/10/98 DREISBACH, J. Addition of External A

Bar Code Reader to

EDF/Tape stackers &

External Bar Code

Reader to MINi-DAAC

**98-0794-** REL2 II 07/10/98 AUSDEN, H. Revise HW-SW Maps A

for DAACs, SMC, and

VATC. and create

Maps for Mini-DAAc,

Mini-SMC and VATC-

SMC

**98-0795-** REL2 II 07/10/98 AUSDEN, H. Revise the ECS A CCR baselined
and 07/14/98

Program Register posted to the WEB.

**98-0796-** EDF IN 07/10/98 FLOYD, B. Evaluation of Remedy C Closed per
ccmail 08/04/98

Action Request from RTSC.

System\'s Distributed

Server Option (COTS)

**98-0797-** EDF IN 07/10/98 GINOCCHI, R. Create A per ccmail from
07/27/98

/usr/ecs/SHARED RTSC.

directory on batgirl for

EDF

**98-0798-** EDF IN 07/10/98 JOYNER, K. Remove AutoSys C CCR was
08/06/98

licenses from non- superseded by

baselined machines Revision A. CCR

98-0798 was not

implemented by K.

Joyner after

approval. There

were changes to

the CCR, so CCR

98-0798A was

created and

approved by REL2

CCB Chairman.

**98-0798A** EDF IN 08/06/98 JOYNER, K. Remove AutoSys A This CCR

licenses from non- supersedes CCR

baselined machines 98-0798.

**98-0799-** EDF II 07/13/98 ARRINGTON, D. MISR IT/SCF is A

encountering

problems setting

tiling/compression for

a specified field

**98-0800-** EDF II 07/13/98 MILLER, R. Delivery of 4P1 Ddict C Received
07/14/98

DB Initialization Data installation

Files instructions.

**98-0801-** EDF II 07/13/98 MILLER, R. Delivery of 4P1 fix for C
Received 07/14/98

DPrep installation

instructions.

**98-0802-** EDF IN 07/14/98 DREISBAH, J. Mini-Daac test userids A per
ccmail from 07/27/98

for the Stability Lab RTSC.

**98-0803-** REL2 II 07/14/98 DENNISON, S. Update to Draft CDRL CCR \#
was given 07/28/98

305 - V. 2.0 prematurely and

Segment/Design CM office

Spec. for the ECS duplicated the title

Project for 4P1/4PL and gave new

number.

**98-0804-** ECS II 07/14/98 DENNISON, S. Update to Draft CDRL A

313 - ECS Internal

ICDs

**98-0805-** EDF IN 07/14/98 COOPER, B. Upgrade of XRP-II on A Closed
per ccmail 08/04/98

dipe1sun from RTSC.

**98-0806-** EDF IN 07/15/98 UJHAZY, J. Email Parser Fixes A Closed per
ccmail 08/04/98

(NCR 15863) from RTSC.

**98-0807-** EDF IN 07/15/98 BOLLINGER, R. Change swap file A Work has
been 07/15/98

space allocation on completed.

Mini-DAAC machine

Huck Finn to mitigate

NCR 16092 Severity 1

**98-0808-** EDF IN 07/15/98 BOLLINGER, R. Add external 4GB Disk A Work
has been 07/15/98

(EIN 4360) to completed.

Bluemars in order to

complete ECS

Installation

**98-0809-** EDF IN 07/15/98 RACHAKONDA, S. Need User (kbanerje) A per
ccmail from 07/27/98

to be added to RTSC.

restricted developer

group -\"oodce_dev\"

**98-0810-** EDF IN 07/16/98 JOHNSON, M. Create new fields in A
Implemented by 08/06/98

DDTS Tony Wells on

8/6/98 and copy of

implementation is in

folder.

**98-0811-** EDF IN 07/16/98 JOHNSON, M. Install 4 gigabytes f A Closed
per ccmail 08/04/98

disk on \"Otis\" HP from RTSC.

K200 EIN#839

**98-0812-** EDF IN 07/16/98 COOPER, B. Add Drive (4-6 gig) to A Closed
per ccmail 08/04/98

dipe1sun from RTSC.

**98-0813-** EDF IN 07/16/98 GINOCCHI, R. Install SQL Monitor on A
Closed per ccmail 08/04/98

mss1 from RTSC.

**98-0814-** ECS II 07/16/98 CHACHULSKI, C. Local Procedure A RTM
Baselined on 09/21/98

Execution 9/17/98

Requirements

Modification

**98-0815-** ECS II 07/16/98 JALLETA, L. Modification of A RTM Baselined
on 09/21/98

Requirements based 9/17/98

on NCRs and deletion

of Requirement S-

CLS-30500

**98-0816-** EDF IN 07/16/98 JOHNSON, M. MSS Sybase Logins A Closed per
ccmail 08/04/98

from RTSC.

**98-0817-** EDF IN 07/16/98 JOHNSON, M. STMGT Sybase A per ccmail from
07/27/98

Logins RTSC.

**98-0818-** REL2 IN 07/16/98 JOHNSON, M. Installation of Spatial C
Closed per ccmail 08/04/98

Query Server Version from RTSC.

2.2.2 29_A

**98-0819-** REL2 II 07/16/98 MCBRIDE, M. Patch to \$P1 Baseliine A

for NCRs 16156 and

16188

**98-0820-** EDF IN 07/16/98 RACHAKONDA, S. Install upgrade Sun A Closed
per ccmail 08/04/98

OS patches in IDG cell from RTSC.

for evaluation and

testing

**98-0821-** EDF IN 07/17/98 JOHNSON, M. Install Tivoli Clients in A
Closed per ccmail 08/04/98

the EDF for system from RTSC.

monitoring efforts

**98-0822-** EDF IN 07/17/98 BROWN, D. Change the group A RTSC did not
have 07/20/98

membership of the to perform any work

cmshared account in response to this

CCR. Development

has submitted

another CCR to

change code.

**98-0823-** REL2 IN 07/20/98 RACHAKONDA, S. IDG Fixes (class C Install
Instructions

CsFtFTPNotify) for included.

Pull Monitor core

dump in VATC

**98-0824-** REL2 IN 07/20/98 COHEN, A. 4p1 Patch - Ingest C Install
Instructions

NCR 15882 to be provided.

**98-0825-** REL2 IN 07/20/98 SWOPE, G. DMS Data Dictionary C Install
Instructions

fixes for failed ESDT to be provided.

inserts

**98-0826-** REL2 IN 07/20/98 COOKE, V. LM Test Section A Closed per
ccmail 08/04/98

Supervisor from RTSC.

**98-0827-** EDF IN 07/20/98 JOHNSON, M. Move \"Sabrina\" a Sun A Closed
7/28/98 per 10/16/98

Desktop Workstation Frank

within the Client Watson(RTSC).

Subsystem

**98-0828-** ECS IN 07/20/98 NGUYEN, H. Generate RTM

Baseline 7/21/98

**98-0829-** ECS I 07/20/98 HAN, D. Integration of GDAAC A sent via
courier on

Ancillary Product 7/22/98.

Software Chanes to

the GSFC DAAC ICD

**98-0830-** EDF IN 07/22/98 WELLER, J. Evaluation of A Close per report
08/31/98

Clearcase 3.2 for HP from Frank Watson

(see folder for

cc:mail)

**98-0831-** EDF IN 07/21/98 RICHBURG, J. Discover 6.0 A Closed per
ccmail 08/04/98

Evaluation from RTSC.

**98-0832-** REL2 II 07/21/98 AUSDEN, H. For 4P-Landsat, Move A Closed
per ccmail 08/04/98

Flex/LM from from RTSC.

10mss01 to 10mss10

**98-0833-** REL2 II 07/21/98 MILLER, R. Deliver Changes to A

4Pl for Ingest and

HPOV

**98-0834-** REL2 II 07/21/98 AUSDEN, H Move the STMGT Superseded by
08/12/98

database from the Revision A to

APC Server to the update the Mini-

Ingest Server Daac and VATC

only for testing.

**98-0834A** REL2 II 08/12/98 AUSDEN, H Move the STMGT A Work completed.
02/22/99

database from the

APC Server to the

Ingest Server

**98-0835-** REL2 II 07/21/98 RACHAKONDA, S. Evaluation of HP UX A
Closed per ccmail 08/04/98

10.20 & DCE Patch from RTSC.

Upgrade

**98-0836-** REL2 II 07/22/98 BURFORD, W. 4P1 Baselines Superseded by
08/25/98

Revision A

**98-0836A** REL2 II 08/25/98 BURFORD, W. 4P1 As- Designed,

Ops Sites Baseline

**98-0837-** REL2 IN 07/22/98 JOHNSON, M. Install AutoSys Client A
Closed per ccmail 08/04/98

on \"Lasher\" from RTSC.

**98-0838-** ECS I 07/22/98 SCHROEDER, C. Implement Landsat 7

DFCB Change

**98-0839-** ECS II 07/22/98 JOHNSON, M. Procure Java Tools A

Bundle for Client

Subsystem

**98-0840-** REL2 II 07/22/98 MILLER, R Provide Quick Fix For A CCR went
to PSR 07/24/98

DPREP to 4P1 7/24/98

**98-0841-** REL2 IN 07/23/98 JOHNSON, M. SQL Server A

Performance

Enhancements for

Stability Lab SDSRV

**98-0842-** EDF IN 07/23/98 JOHNSON, M. Configure \"Portugal\" A Closed
per ccmail 08/04/98

for Pre-Integration from RTSC.

IOS/DMS Efforts

**98-0843-** REL2 IN 07/23/98 UJHAZY, J. Email Parser Fix C Closed per
ccmail 08/04/98

from RTSC.

**98-0844-** REL2 II 07/23/98 SMITH, L. Revision 1 (Errate) A

Drop 4, 4P, and 4PL

Domains (Valids) and

Baseline Data

**98-0845-** REL2 II 07/23/98 HORNBURG, RICHA Replace kftp daemon A
08/18/98

with the TCP wrappers

ftp daemon in all labs

and at all DAACS.

**98-0846-** ECS IN 07/23/98 GAVIGAN, G. M&O S/W Upgrades A Superseded
by 09/01/98

from MS Office \'95 to Revision A

MS Office 97 for

GSFC, LaRC, NSIDC,

EDC & EOC

**98-0846A** ECS IN 09/01/98 GAVIGAN, G. M&O S/W Upgrades Materials has
been 12/24/98

from MS95 to MS97 received per cc:mail

for GSFC, LaRC, in CCR.

NSIDC, & EDC, EOC

& Add\'l Memory for

NSIDC

**98-0847-** REL2 II 07/23/98 PLANTE, B. Deliver Digital A CCR went to
PSR 07/24/98

Elevation Model Data 7/24/98

to the SMC for DAAC

Access

**98-0848-** REL2 II 07/24/98 UJHAZY, J. Fix for NCR 16399, A Closed per
ccmail 08/04/98

Sitemap missing for from RTSC.

DAACS

**98-0849-** REL2 II 07/24/98 PETERS, B. Test fix for poor SGI A Closed
per ccmail 08/04/98

NFS/BDS from RTSC.

Performance

**98-0850-** REL2 II 07/24/98 PETERS, B. Update NFS Mount A

Points for all DAACS

**98-0851-** ECS I 07/24/98 WATT, W. Update the ICD A Forwarded to GSFC

between the ECS and via courier on

the Landsat 7 System 8/14/98.

**98-0852-** EDF IN 07/24/98 RACHAKONDA, S. Upgrade Sun OS A Close Per
PRS 10/09/98

Patches and DCE Report for RTSC in

CPL1 in Functionality folder

Lab (final stage of

evaluation)

**98-0854-** REL2 II 07/24/98 MILLER, R. 4PLanSat Turnover A

**98-0855-** REL2 II 07/24/98 BOLLINGER, R. DAAC Ingest Disk and A

RAID Partition Diag.

updates incorporating

DDIST and STMGT

Databases

**98-0856-** EDF IN 07/24/98 WELLER, J. Removal of 7.2 A Close per
report 08/31/98

Compilers from Frank Watson

(see folder for

cc:mail)

**98-0857-** REL2 II 07/24/98 JACKSON, L. Release Drop 4P1 to A

SMC for Delivery to

the DAACs

**98-0858-** REL2 II 07/24/98 PETERS, B. Corrected update to A

NFS mount points at

DAACS

**98-0859-** ECS II 07/27/98 CHEWNING, D. COTS Analysis and A

Modeling Report for

the ECS Project - 8/98

**98-0860-** REL2 II 07/27/98 WHITE, R. DAAC DDIST Lab C Communicate
need

Database Creation for this to 4P/4P1

install Teams.

**98-0861-** REL2 II 07/27/98 AUSDEN, H. Install SUDO at C

DAACs with 4P1

**98-0862-** REL2 II 07/27/98 DENNISON, S. Update to Draft CDRL A

305 - Segment/Design

Specification for the

ECS Project for

4P1/4PL

**98-0863-** REL2 II 07/27/98 JOHNSON, M. Release SQS A 08/31/98

2.2.2.29A to the SMC

for the VATC and

DAACs to install

**98-0864-** EDF IN 07/27/98 JOHNSON, M. STMGT and DDIST A Closed per
ccmail 08/04/98

Sybase Login from RTSC.

**98-0865-** EDF II 07/27/98 JOHNSON, M. ECS Assist Database A Closed
per ccmail 08/04/98

DBO Change from RTSC.

**98-0866-** REL2 II 07/28/98 MUGANDA, M. Drop 4PL 311 A

Documentation

**98-0868-** EDF IN 07/28/98 JOHNSON, M. Configure \"Sparrow\" fo A
Superseded by 07/28/98

Remedy Evaluation Revision A.

within MSS

Subsystem

**98-0868A** EDF IN 07/28/98 JOHNSON, M. Configure \"Sparrow\" fo A
Closed per ccmail 08/04/98

Remedy Evaluation from RTSC.

within MSS

Subsystem

**98-0869-** ECS I 07/28/98 SCHROEDER, C. AM-1 Command

Timing Constraint

**98-0870-** ECS II 07/28/98 JAEGER, T. Procurement of SUN A

Site Spares

**98-0871-** REL2 II 07/29/98 SCHESSLER, J. Update Baseline for A
Received mail from 08/05/98

Features ESDIS that CCR

changes have been

implemented.

**98-0872-** EDF IN 07/29/98 RACHAKONDA, S. Add thasandk to the A Closed
7/29/98 per 10/16/98

DCE Admin group in Frank

the IDG Cell Watson(RTSC).

**98-0873-** EDF IN 07/29/98 GUBBELS, T. Install ObjectTeam C closed per
ccmail 08/11/98

Server on Sparcstation from RTSC.

SimonC

Install Objectteam

W95 Clients on 2 PC\'s

**98-0874-** ECS II 07/29/98 LINDSEY, C. Procurement of Video A

Graphics Cards

**98-0875-** REL2 II 07/29/98 WHITE, R. Baseline A Documents 07/30/98

Hardware/Database baselined and

Mapping Documents posted to web.

Update

**98-0876-** REL2 II 07/29/98 SLOVER, J. Capabilities A Received
08/05/98

Verification Updates notification from

ESDIS that CCR

changes have been

implemented.

**98-0877-** REL2 II 07/30/98 MILLER, R. Deliver HP EA Patch A

for 4P1 to SMC

**98-0878-** REL2 II 07/30/98 HALL, A. Testdata ftp\'d to SMC A

for DAACs distribution

for Drop 4P1 checkout

and site testing

**98-0879-** REL2 II 07/30/98 MILLER, R. Deliver Patch to 4P A

Landsat for NCRs

16425 and 16505

**98-0880-** REL2 II 07/31/98 MAHONEY, M. Updates to Test A Received
08/05/98

Cases and Features to notification from

Test Case Mappings ESDIS that CCR

has been

implemented.

**98-0881-** REL2 II 07/31/98 JOHNSON, J. Need to use.

**98-0882-** EDF IN 07/31/98 NEWTON, A. Move of \"ArcView GIS\' A Closed
1/8/99 per 01/12/99

PC geographic data Frank Watson

plotting s/w tool to (RTSC).

different PC

**98-0883-** EDF IN 07/31/98 LINDSEY, C. Install Adaptive Server C Bring
Evaluation

11.5.1 on Shelby for Plan back to

Evaluation EDF/REL2 CCB by

8/14/98.

**98-0884-** REL2 II 07/31/98 JACKSON, L. Version 2 Drop 4P1.01 A

Patch Release

(document Release

Only)

**98-0885-** REL2 II 07/31/98 MILLER, R. Deliver Patch to 4P1 A

for Tivoli Scripts (NCR

16563\)

**98-0886-** REL2 II 08/03/98 AUSDEN, H. Baseline the ECS A Baselined.
08/03/98

Custom Code

Configuration

Parameters for 4P1

**98-0887-** REL2 II 08/03/98 AUSDEN, H. Revise the Site-Host A

Map and COTS

Version Baseline

**98-0889-** EDF IN 08/03/98 RICHTER, T. Add Tape Drive to C See Frank
09/23/98

Klingon Watson\'s , RTSC,

cc:mail in folder to

close CCR.

**98-0890-** EDF IN 08/03/98 BOLLINGER, R. Remove MC-3 Card A Closed per
08/07/98

from Cherokee and originator. ccmail in

install in EIN 1233 folder.

**98-0891-** EDF IN 08/03/98 JEAGER, T. ILM Barcode A Close per report
08/31/98

Enhancement & RTSC from Frank Watson

Installation (see folder for

cc:mail)

**98-0892-** REL2 II 08/04/98 HAYNES, R. Attach t1drg01 Directly A

to FDDI Switch in

VATC

**98-0893-** REL2 II 08/04/98 HAYNES, R. Add Virtual SGI Hosts A

to GSFC DAAC

**98-0894-** REL2 II 08/04/98 PETERS, B. Test SGI Proposed A Completed
by B. 08/05/98

NFS fix in VATC Peters.

**98-0896-** REL2 II 08/05/98 JACKSON, L. Release SUN DNS A 08/07/98

Patch Upgrade Kit to

All DAACS

**98-0897-** EDF IN 08/05/98 JOHNSON, M. Mini-DAAC hardware A

changes on \"Huckfinn\"

and \"Ruby\"

**98-0898-** REL2 II 08/06/98 POOLE, C. Remove Features to A Retired
Document 08/07/98

Test Case Mapping from ECS Baseline.

Baseline from the ECS

Baseline

Documentation

**98-0900-** REL2 IN 08/06/98 MATHER, J. Equipment return from A

GSFC

**98-0901-** REL2 II 08/06/98 JALLETA, L. Updates to Ops A Received
08/12/98

Scenarios and their notification from

mappings to Test ESDIS that

Cases. changes have been

implemented.

**98-0902-** REL2 II 08/07/98 JACKSON, L. Release the A posted to web by
L. 08/07/98

Document: Tivoli Jackson.

Management Platform

for the ECS Project,

V.3.0.1

**98-0903-** EDF IN 08/07/98 GINOCCHI, R. Upgrade SQL Monitor It was
decided not 08/17/98

from version 11.0.2 to to upgrade SQL

11.5 on mss1 Monitor and CCR

can be closed per

ccmail from Susan

Fitzhugh.

**98-0904-** REL2 II 08/07/98 JOHNSON, M. Updates to the NFS A

mount .dir to the Mini-

DAAC

**98-0905-** REL2 II 08/10/98 MILLER, R. Deliver 4P Landsat A

Beta Patch to SMC

**98-0906-** EDF IN 08/10/98 WHITE, R. EDF Database C Close per report
08/31/98

Deletions from Frank Watson

(see folder for

cc:mail)

**98-0907-** EDF IN 08/11/98 WHITE, R. EDF OPS Mode A Close per report
08/31/98

Database Corrections from Frank Watson

(see folder for

cc:mail)

**98-0909-** EDF IN 08/11/98 SCHUSTER, A. Upgrade of XRP-ll on A Work
done and 08/14/98

host \"dipe1sun\" to implemented by

final, drop 4PL code Alex Schuster per

level ccmail.

**98-0910-** EDF II 08/11/98 DALNEKOFF, R. Sudoers Change C Close per
report 08/31/98

request for Observer from Frank Watson

(ECSINFO Web Site) (see folder for

cc:mail)

**98-0911-** REL2 II 08/11/98 JOHNSON, M. Release XRP II C Correct
reference

Version 3.1 to the document IDS.

SMC for the DAACs to

install

**98-0912-** EDF IN 08/11/98 SMITH, D. Move FOS Hardware A per ccmail
from 08/12/98

originator.

**98-0913-** ECS II 08/12/98 MATHER, J. Ingest Memory A Received ccmail
09/28/98

Upgrade that memory was

installed.

**98-0914-** EDF IN 08/12/98 SWENTEK, L. Install DBVision for A CCR was
03/02/99

evaluation transitioned over to

DEV and a new

CCR was created

for VATC and it has

been through PSR.

**98-0915-** EDF II 08/13/98 BOLLINGER, R. Deploy ClearCase A

3.1.1 32-bit Version to

DAAC\'s that require

this version to run on

SGI 32-bit machi

**98-0916-** EDF IN 08/13/98 WHITE, R. Mini-DAAC TS3 A Close per report
08/31/98

Stability Mode from Frank Watson

Database and Sybase (see folder for

Server cc:mail)

Reconfigurations

**98-0917-** REL2 II 08/13/98 JALLETA, L. Update The A Changes have been
08/21/98

Verifications Database incorporated and

(Feature 1850) posted on the ECS

Verification

Database.

**98-0918-** REL2 II 08/13/98 PETERS, B. Deploy SSH Release C

1.0

**98-0919-** EDF IN 08/14/98 DATTA, C. Install new library A Close per
report 08/31/98

versions of OODCE from Frank Watson

for Sun and SGI in (see folder for

/tools cc:mail)

**98-0920-** REL2 II 08/14/98 MILLER, R. Deliver Gamma Patch A

for 4P Landsat to SMC

**98-0921-** ECS II 08/14/98 HURST, J. Establish Draw-down A CCR
complete. 03/23/99

account for time &

Materials repairs and

parts

**98-0922-** ECS II 08/14/98 HURST, J. Spares for Cabletrom, A Materials
have 02/22/99

DEC, Network been received per

Appliance, Synoptics, cc:mail in folder.

ApCon, Cisco,

Exabyte, NCD, Wyse,

Zebra Te

**98-0923-** EDF I 08/17/98 WASHINGTON, D. Replace Chisholm CCR was
never 11/17/98

Technology DCE Cell approved by CCB.

Manager 1.6.2 CCR need to be

w/DASCOM Inc. DCE resubmitted if

Cell Manager 1.7 needed.

**98-0924-** ECS IN 08/18/98 CORBETT, M. PowerHub 7000 A All items have
been 10/06/98

Upgrade to PowerHub received per

8000 Maryellen\'s cc:mail

in folder.

**98-0925-** ECS IN 08/18/98 CORBETT, M. Prevent Denial-of- A All items
have been 10/06/98

Service SYN Network received per

Attacks Maryellen\'s cc:mail

in folder.

**98-0926-** REL2 II 08/18/98 MILLER, R. Deliver Delta Patch for C
Install Instruction to

4P Landsat to SMC be provided by R.

Miller.

**98-0928-** REL2 II 08/19/98 SCHESSLER, J. Update Capabilities to A
Changes have been 08/24/98

Features Mapping incorporated and

Baseline posted on the ECS

Verification

Database.

**98-0929-** REL2 II 08/19/98 PETERS, B. Baseline Kernel A Error.
08/24/98

Parameter Change for

SGI

**98-0930-** EDF IN 08/20/98 JOHNSON, M. Move S-Designor A Close per
report 08/31/98

License and ODBC from Frank Watson

Driver from Lisa (see folder for

Smith\'s PC to Michelle cc:mail)

Johnson\'s PC

**98-0931-** REL2 II 08/20/98 JACKSON, L. Revision to XRP-II A

(Baseline Manager

and ILM) Maintenance

Upgrade for the ECS

Project

**98-0932-** EDF IN 08/20/98 DHARIA, R. Mini-DAAC TS3 A Close per report
08/31/98

Stability Mode from Frank Watson

Database and Sybase (see folder for

Server cc:mail)

Reconfigurations

**98-0933-** EDF IN 08/21/98 JOHNSON, M. Evaluate Netscape A Closed
9/1/98 per 10/16/98

Communicator 4.05 Frank

and 4.06 for an Watson(RTSC).

upgrade to the ECS

Baseline

**98-0934-** EDF IN 08/21/98 BREWSTER, J. Primavera Schedule A

Update

**98-0935-** REL2 II 08/21/98 ARRINGTON, D. Deliver patch update A

to EOSView to the

SCFs: EOSView 3.0

**98-0936-** ECS IN 08/21/98 LINDSEY, C. Procure JCONNECT A Software has
been 02/22/99

FOR FOS received per cc:mail

in folder.

**98-0937-** REL2 IN 08/21/98 BOLLINGER, R. Change swap file A Close per
report 08/31/98

space allocation on from Frank Watson

Mini-DAAC machine (see folder for

Raven to mitigate out cc:mail)

of Swap space

condition

**98-0938-** ECS II 08/21/98 CHACHULSKI, C. Update FDF ICD L4 Superseded
by 09/09/98

Requirement Revision A.

**98-0938A** ECS II 09/09/98 CHACHULSKI, C. Update FDF ICD L4 A

Requirement

**98-0939-** ECS II 08/21/98 CHACHULSKI, C. Bulk Copy Script A

Needs to be

Incorporated in FOS

Software Baseline for

CM

**98-0940-** EDF IN 08/21/98 LINDSEY, C. Request Installation of C
Closed per Frank 10/15/98

Sparc20 Workstation Watson.

**98-0941-** EDF IN 08/21/98 LINDSEY, C. Request for Additional C
Provide EIN#s of

Disks for Shelby disks.

**98-0942-** REL2 II 08/21/98 MILLER, R. No CCR \# 98-0942- 08/21/98

(Rev. A not need)

**98-0943-** REL2 II 08/21/98 MILLER, R. Deliver Epsilon Patch C GSFC
Install

for 4PL to SMC intended for install

checkout only.

Install instructions

to be provided by R.

Miller.

**98-0944-** EDF IN 08/23/98 DHARIA, R. Need an allmode C Received
ccmail via 04/08/99

Account in EDF and RTSC.

mini-DAAC

**98-0945-** REL2 II 08/23/98 PALS, J. Update B.0 ESDT A

Descriptor File

Template

**98-0946-** REL2 II 08/23/98 AUSDEN, H. Revise all HW-SW This CCR has
been 09/10/98

Maps OBE by CCR 98-

0836A.

**98-0947-** EDF IN 08/24/98 DHARIA, R. Mini-DAAC Stability A Closed
8/25/98 per 10/16/98

Lab TS3 Mode Frank

Sybase Dump Watson(RTSC).

Directory Error.

**98-0948-** EDF IN 08/24/98 DHARIA, R EDF SubServer A CCR Closed per
10/15/98

Database Dump and Frank Watson

Load RTSC.

**98-0949-** EDF IN 08/24/98 DHARIA, R. Mini-DAAC Stability A Close per
report 08/31/98

Lab TS3 Mode from Frank Watson

Sybsecurity databases (see folder for

creation. cc:mail)

**98-0950-** REL2 II 08/24/98 SPYRISON, J. DID 512 A

Maintainability

Demonstration Test

Plans

**98-0951-** ECS I 08/26/98 SMITH, G. Baseline the Review of A Sent to
D. Filson via

the EOS PM-1 courier on 10/16/98.

EPGS/WPS RF ICD

**98-0952-** REL2 II 08/26/98 DHARIA, R. Export all EDF Mount C If
decision is made

Points from Raven to to use origin in

Origin place of Raven

another CCR must

be created.

**98-0953-** REL2 II 08/26/98 MATHER, J. 8 mm Cassette Superseded by
09/23/98

Stacker and Bar Code revision A.

Reader Procurement

**98-0953A** ECS II 09/23/98 MATHER, J. Bar Code Reader A The Bar Code
02/24/99

Procurement Reader has been

received

**98-0954-** ECS I 08/26/98 SCHROEDER, C. FSMS Replacement

Study

**98-0955-** EDF IN 08/26/98 MILLER, P. Install Netscape C See Frank
09/23/98

Enterprise Server Watson\'s , RTSC,

(NES) on IDG cc:mail in folder to

development\'s HP close CCR.

\"sparrow\" computer.

**98-0956-** EDF IN 08/26/98 MILLER, P. Obtain additional HP A Closed
9/16/98 per 10/16/98

ost configuration for Frank

the IDG development Watson(RTSC).

system.

**98-0957-** EDF II 08/26/98 MARINELLI, D. Add Software to the C
Received ccmail 09/28/98

Training Lab (2116) from RTSC that

Sun Machine software was

installed.

**98-0958-** REL2 II 08/27/98 MAHONEY, M. Delete Certain System A
Updates have been 09/01/98

Verification Test incorporated and

Cases Features to posted on the

Test Case mappings Verification

Database website.

**98-0959-** REL2 II 08/27/98 PETERS, B. Increase number of A

nfs daemons on

FSMS Servers

**98-0960-** EDF IN 08/28/98 DHARIA, R. Need additional 4 GB C See Frank
09/23/98

disk space on Watson\'s , RTSC,

Spre4sun and sioux cc:mail in folder to

close CCR.

**98-0961-** REL2 II 08/28/98 MILLER, R. Deliver Aqua Patch for C Randy
Miller to

4P Landsat to SMC provide installation

instructions to CM

by Monday, 8/31/98

at noon.

**98-0962-** EDF IN 08/31/98 BUGENHAGEN, K. Sendmail Config. File C
Closed 9/2/98 per 10/16/98

needs change to add Frank

domain names for Watson(RTSC).

users

**98-0963-** REL2 II 08/31/98 MAHONEY, M. Deletion of the A Updates have
been 09/01/98

Emergency and Other incorporated and

Abnormal Shutdown posted on the

and Recover from Verification

Catastrophic Database website.

Emergency Shutdo

**98-0964-** REL2 II 08/31/98 FORTLAGE, B. Cabletron Superseded by
09/03/98

MircoMMAC-22E and Revision A.

24E Intelligent

Stackable Hub

Firmware Change

**98-0964A** REL2 II 09/03/98 FORTLAGE, B. Cabletron Work completed
09/23/98

MircoMMAC-22E and and CCR has been

24E Intelligent submitted for AC-

Stackable Hub 98-0380.

Firmware Change

**98-0965-** REL2 II 09/01/98 JOHNSON, M. Revisions and Error A

corrections to the

MINI-DAAC NS Mount

Point Baseline

**98-0967-** EDF II 09/01/98 OUYANG, W. Install Front Page 98\' A Closed
1/20/99 per 01/29/99

Web Server Extension Frank Watson

on PETE.HITC.COM (RTSC).

**98-0968-** REL2 II 09/01/98 SLOVER, J. Capabilities Database A Updates
have been 09/04/98

Update incorporated and

posted on the

Verification

Database website.

**98-0969-** ECS I 09/02/98 PFISTER, R. Granule Level Access

for Level 3 Restriction

**98-0970-** ECS I 09/02/98 SCOTT, S. Remove WWW A Sent to GSFC via

Access to Processing courier.

Status and Resource

Usage Reports

Add Metadata File

Name to Data Di

**98-0971-** ECS I 09/02/98 LAMBROS, S. Add DAO as User of A Sent to
GSFC via

Ancillary Data courier.

Products

**98-0972-** EDF IN 09/02/98 WELLER, J. Additional Ram on A See Frank
09/23/98

olds442 Watson\'s , RTSC,

cc:mail in folder to

close CCR.

**98-0973-** EDF IN 09/02/98 SMITH, D. Setup Big Brother for A Close per
PSR in 10/06/98

FOS folder

**98-0974-** REL2 II 09/02/98 DUFFY, C. FOS/DAAC Interface W 10/14/98

**98-0975-** EDF IN 09/02/98 SMITH, D. Upgrade FOS Sybase C Received
RTSC 05/19/99

Servers to 11.5 and close-out sheet for

Apply Patch week ending 07

May 99

**98-0976-** EDF IN 09/02/98 WHITE, R. EDF MSS Database A See Frank
09/23/98

Log Size Increases Watson\'s , RTSC,

cc:mail in folder to

close CCR.

**98-0977-** ECS II 09/02/98 WELLER, J. Purchase 300 4mm A Data Tapes
have 02/24/99

120mb data tapes been received.

**98-0978-** EDF IN 09/02/98 DHARIA, R. Mini-DAAC Stability C See Frank
09/23/98

Lab TS3 Mode Watson\'s , RTSC,

Database Transaction cc:mail in folder to

Log Dumps close CCR.

**98-0979-** EDF IN 09/03/98 UJHAZY, J. Aliases for E-mail C Closed
9/11/98 per 10/16/98

Parser scripts Frank

Watson(RTSC).

**98-0980-** EDF IN 09/03/98 UJHAZY, J. Aliases for SMC C Closed 9/11/98
per 10/16/98

Parser scipts Frank

Watson(RTSC).

**98-0982-** EDF IN 09/04/98 BURTON, M. Upgrade FOS PV- A

Wave to version 6.21

**98-0983-** EDF IN 09/04/98 BURTON, M. Relocate PV-Wave for A

FOS

**98-0984-** EDF IN 09/04/98 BURTON, M. Upgrade the FOS HP C Eage to be
built

machines now. The

remaining machines

will wait until IDG

finishes testing with

HP-UX10.20 &

Patches. Once IDG

is completed,

remaining machines

will be built. Eagle

will be adjusted as

necessary.

**98-0985-** EDF IN 09/04/98 BURTON, M. Move FOS Sun Withdrawn by
09/21/98

SPARC LX \"Mickey\" Originator.

**98-0986-** EDF IN 09/04/98 BURTON, M. Add RAM to FOS A Installed on
9/23/98 09/28/98

machines. via ccmail.

**98-0987-** EDF II 09/04/98 CORBETT, M. GBIC Interface A All items have
been 10/06/98

Converters received per

Maryellen\'s cc:mail

in folder.

**98-0988-** REL2 II 09/08/98 MILLER, R. Deliver 4PX to SMC A Deliver of
4PX to 09/10/98

for Turnover to Test SMC for Turnover

Test was made per

Richard\'s Gorsky\'s

cc:mail in CCR

folder.

**98-0989-** EDF IN 09/08/98 PETERS, B. Test Y2K Fixpak for C Install
was 11/27/98

EMASS AMU in EDF successful. Closed

11/24/98 per R.

Best (RTSC).

**98-0990-** EDF IN 09/08/98 WHITE, R. SQL Server 11.0.3 C Closed
9/16/98 per 10/16/98

Regression Testing in Frank

the Mini-DAAC Watson(RTSC).

Stability Lab (TS3

Mode)

**98-0992-** EDF IN 09/09/98 DATTA, C. Create a Withdrawn by 09/24/98

unique/tools/common Originator via

Mount for IDG Cell ccmail.

Machines

**98-0993-** REL2 II 09/09/98 BULLE, R. Need script to verify F NCR
13974 has 04/01/99

consistency between been completed.

databases.

**98-0994-** REL2 II 09/09/98 BULLE, R. dbrowser-syb Needs F CCR 99-0268
was 04/01/99

to be in V2 Baseline submitted to the

PSR for DB

Xceessory to be

installed at the

DAACs.

**98-0995-** EDF II 09/10/98 MILLER, R. Deliver Alpha Patch A

for 4PX to SMC

**98-0996-** EDF II 09/10/98 MILLER, R. Install Beta Patch A

Executables into

VATC and Mini-DAAC

**98-0997-** ECS II 09/10/98 BELTRAN, B. SGI Maintenance A Per B.
Beltran the 10/27/98

Contract for Alaska maintenance

DAAC contract was

received via ccMail

(see folder).

**98-0998-** REL2 II 09/10/98 PRIVOR, H. 4P1 Baseline Updates

and Corrections

**98-0999-** ECS II 09/11/98 NGUYEN, H. Generate RTM A

Baseline (9/17/98)

**98-1000-** REL2 II 09/14/98 WATKINS, T. Remove Verfication A Retired
from ECS 09/15/98

Database Delete Baseline

Mods from the ECS Documentation.

Baseline

Documentation

**98-1001-** REL2 II 09/14/98 HARRIS, F. Technical Baseline A

Document Updates as

aresult of CM HW

PCA Audits

**98-1002-** ECS II 09/14/98 CLARK, B. Procurement: RW A

DBTools Project

License Upgrade

**98-1003-** EDF IN 09/14/98 DHARIA, R. Move Rational Rose See Frank
09/23/98

Evaluation Software Watson\'s , RTSC,

from CLYDE Machine cc:mail in folder to

to MARS close CCR.

**98-1004-** REL2 II 09/15/98 OBLIGACION, E. Relocation of DIPHW This
CCR includes

and ICLHW from W25 updated

to W30A documentation from

CCR 98-1049. The

electronic copy has

been posted to the

WEB to include

both CCRs 98-

1004, and 98-1049.

**98-1005-** REL2 II 09/15/98 SLOVER, J. Capabilities Database A Changes
have been 09/18/98

Update incorporated into

the Verification

Database.

**98-1006-** EDF IN 09/16/98 DATTA, C. Need to add user A See Frank
09/23/98

(pberryhi) to restricted Watson\'s , RTSC,

developer group - cc:mail in folder to

\"oodce_dev\" close CCR.

**98-1007-** REL2 II 09/16/98 JOHNSON, W. ICL Mount Point on A RTSC
completed 03/23/99

Journey in Mini-DAAC work.

**98-1008-** REL2 II 09/16/98 JOHNSON, W. Staging Area A RTSC Completed.
03/23/99

Development for Drop

4PX and Associated

Patches

**98-1010-** EDF IN 09/16/98 SMITH, D. Add RAM to FOS PAS A Memory added
on 09/28/98

Machines 9/25/98.

**98-1011-** EDF IN 09/16/98 UJHAZY, J. Install Sniff + for Please
withdraw 10/26/98

Evaluation CCR 98-1011- for

the tools group.

John Ujhazy and I

have decided that

there is no budget

for new tools so an

evaluation is not

needed.

**98-1012-** REL2 II 09/16/98 WHITE, R. Sysbase Dump A Baselined per web
09/23/98

Directory posting

**98-1013-** EDF II 09/16/98 WHITAKER, C. Test data ftp\'d to SMC A
Closed 9/18/98 per 10/16/98

for GSFC External Frank

Interface Testing Watson(RTSC).

**98-1014-** REL2 II 09/17/98 MILLER, R. Deliver Beta Patch for A Files
have been 09/28/98

4PX to SMC delivered to SMC.

**98-1015-** REL2 II 09/17/98 HARIHARAN, N. Create new FTP C Byron
Peters to

Accounts develop

procedure/process

to accomodate site

\- mini-DAAC,

VATC, GSFC will

use \"hand carrry\"

**98-1016-** EDF IN 09/28/98 DHARIA, R. Increase the \"number A Close
per PSR in 10/06/98

of user connections\" folder

on in SDSRV Sybase

servers

**98-1017-** REL2 II 09/17/98 MILLER, R. Release 4PX and 4PX A Files
have been 09/28/98

Alpha Patch to DAACs delivered.

for Installation

**98-1018-** EDF II 09/17/98 WHITE, R. Mini-DAAC SGI C closed via ccmail
09/23/98

SYbase Open Client from RTSC.

11.1.1

**98-1019-** EDF IN 09/18/98 DATTA, C. Need Temporary SUN A received
ccmail 09/25/98

Machine with Solaris from RTSC.

2.5.1 and C++ 4.2

Compiler

**98-1020-** REL2 II 09/18/98 SMITH, D. Communication Links A

Between SSIM (Bldg.

1\) and FOS EOC

**98-1021-** ECS I 09/18/98 SCHROEDER, CURT Additional ESDTs in

the DAS ICD

**98-1022-** ECS I 09/18/98 SCHROEDER, CURT FDF Products

**98-1023-** ECS I 09/18/98 SCHROEDER, CURT Add Zenith Omni to

TDRSS

**98-1024-** REL2 II 09/18/98 SCHUSTER, A. Deliver Patch to XRP- C
ccmail received 10/21/98

II (v3.1) to SMC for from A. Schuster.

DAACS CCR should be

withdrawn.

**98-1025-** EDF II 09/18/98 MURRELL, A. Networking Patch for C One
machine only!

Mini-DAAC HP Needs to be tested.

Machines

**98-1026-** ECS II 09/21/98 SINGER, N. Add Zenith Omni to Deferred by

TDRSS Viewing Times originator to resolve

(Product 3.84) and issues.

Update Table

Numbers for Attitude

Slew Tab

**98-1027-** ECS II 09/21/98 SINGER, N. Enhanced AM-1 Deferred by

Command Timing originator to resolve

Constraint Capability issues.

Changes to the ECS

F&PRS, #423-41-02

**98-1028-** ECS II 09/21/98 SINGER, N. CERES Command Deferred by

Parameter Function Originator to

for Solar Azimuth resolve issues.

Angle (CH65)

**98-1029-** ECS II 09/21/98 SINGER, N. Automatic Dump Deferred by

Interpretation Needs Originator to

to Reverse Engineer resolve issues.

EU Values

**98-1030-** ECS II 09/21/98 SINGER, N. L4 Requirement for Deferred by

Clock Correlation Originator to

Constants Editor resolve issues.

**98-1031-** ECS II 09/21/98 SINGER, N. Delete FOS Level 4 Deferred by

Requirements Originator to

resolve issues.

**98-1032-** ECS II 09/21/98 SINGER, N. Need to Add the Deferred by

Ability to Abort Loads Originator to

in Progress resolve issues.

**98-1033-** EDF IN 09/21/98 MARINELLI, D. Install JDK 1.1.6 and a C
Closed 9/29/98 per 10/16/98

Fortran 90 complier on Frank

the blueridge machine Watson(RTSC).

**98-1034-** EDF IN 09/23/98 RUSSEY, J. Feature statement A Changes have
been 09/25/98

links to test cases incorporated into

the Verification

Database.

**98-1035-** EDF IN 09/21/98 KLEIN, L. Additional Disk Space A Work
completed by 09/22/98

for Lasher Randy Bollinger.

**98-1036-** EDF IN 09/21/98 PETERS, B. Evaluate SeOS for C Need to
generate a

use in ECS Purchase

Requisition which

must be signed by

Craig Mecklin, Jake

Hodges &

Purchasing.

Requires a No-Cost

P.O.

**98-1037-** EDF IN 09/22/98 WHITE, R. Mini-DAAC Sybase A Closed 9/23/98
per 10/16/98

11.0.3.3 Update Test Frank

Watson(RTSC).

**98-1038-** EDF IN 09/22/98 WHITE, R. EDF and Mini-DAAC C Closed
11/5/98 per 11/05/98

Sybase Database C. Pinto (RTSC).

Options Change

**98-1039-** REL2 II 09/22/98 FORTLAGE, B. Cabletron A

MircoMMAC-22E and

24E Intelligent

Stackable Hub

Firmware Upgrade

**98-1040-** REL2 II 09/22/98 MILLER, R. Deliver Gamma Patch A

for 4PX to SMC

**98-1041-** ECS I 09/23/98 ULLMAN, R. SAGE III ICD MOC A Sent to GSFC
via

Interface Updates courier.

**98-1042-** EDF IN 09/23/98 RUSSEY, J. Delete duplicate test A Changes
have been 09/25/98

case incorporated into

the Verification

Database.

**98-1043-** EDF IN 09/23/98 MATHER, J. Mini DAAC and VATC C Has been
11/16/98

access for Willard implemented via

Selph cript and sudo.

**98-1044-** REL2 II 09/23/98 MATHER, J. Disk Space Problems A Documents
were 09/24/98

on L0ins01 & L0pis01 posted to the web

**98-1045-** EDF IN 09/24/98 SWOPE, G. Addition of A Work already done
09/25/98

anonymous ftp to 2 by RTSC

machines at SMC

**98-1046-** EDF IN 09/24/98 DHARIA, R. Grant oper_role on A Received
ccmail 10/06/98

Cherokee, from RTSC.

Commanche, &

Kidnaped servers to

the GUI sybase

account

**98-1047-** REL2 II 09/25/98 COCKEY, J. Update the Spatial A

Query Server COTS

Startup Script to the

baseline config at all

DAACs

**98-1048-** ECS I 09/25/98 ADAMS, C. Add New FDD Product A Sent via
courier to

ESDIS CM.

**98-1049-** REL2 II 09/25/98 OBLIGACION, E. Relocation of g0ois01 CCR
98-1004 12/22/98

from N139 to N135 includes the

documentation

update in this CCR.

The softcopy

posted to the WEB

shows both CCRS -

98-1004 and 98-

1049\.

**98-1050-** EDF IN 09/25/98 DHARIA, R. Move Sun Workstation A Received
ccmail 10/06/98

from room 3204B to from RTSC.

3014D

**98-1051-** EDF IN 09/25/98 DHARIA, R. Motif 1.2.4 installation A
Received ccmail 10/06/98

on a DEC machine from RTSC.

(dadec or CLE7)

**98-1052-** REL2 II 09/25/98 LAKE, A. Alter Ingest related A

mounts at GSFC to

reflect Virtual Host

Name and IP

**98-1053-** REL2 II 09/25/98 DHARIA, R. Release DDTS 4.1 to C Closed
11/02/98 11/02/98

SMC for VATC to per V. Kerry

retrieve only (RTSC).

**98-1054-** ECS I 09/28/98 MARINELLI, DAN Revise DEDS Packing A Sent to
D. Filson via

List and Media courier on 10/21/98.

Description in the

EDOS EGS ICD

**98-1056-** REL2 II 09/28/98 JACKSON, L. Deliver Patch 4PX to A

SMC for Distribution to

all DAACS

**98-1057-** REL2 II 09/28/98 HALL, A. Test data ftp\'d to SMC A

for 4PX testing

**98-1058-** EDF IN 09/28/98 DATTA, C. HP COTS installation A Closed
12/31/98 01/05/99

on batgirl per F. Watson

(Functionality Lab) (RTSC).

**98-1059-** ECS II 09/29/98 UJHAZY, J. Conversion and A The Maintenance
02/24/99

Maintenance of Agreement has

Rational Suite of been received

Tools, (Rose C++,

Rose, Java, SoDa)

**98-1060-** EDF IN 09/29/98 MUGANDA, M. SQL Monitor Install in A
Received ccmail 10/06/98

Functionality Lab from RTSC.

**98-1061-** EDF IN 09/29/98 WHITE, R. Sybase SQLServer A Closed
10/13/98 10/16/98

11.0.3.3 Upgrade per Frank

Watson(RTSC).

**98-1062-** EDF IN 09/29/98 WHITE, R. EDF PDPS Database A Close per PSR
in 10/06/98

Renaming folder

**98-1063-** EDF IN 09/30/98 COMPTON, D. Increase swap space A Close per
PSR in 10/06/98

and add mount on folder

protog2

**98-1064-** REL2 II 09/30/98 KOENIG, B. Temporary A closed per ccmail
12/17/98

Reallocation of from G. Roth.

g0wks01 RAID disk to

g0acg01/g0acg05

**98-1065-** EDF IN 10/01/98 KLEIN, L. Additional Mount C Close per PSR
in 10/06/98

Points for Raven, folder

Texas, Calahans &

Huckfinn

**98-1066-** ECS II 10/01/98 DAVIS, D. Purchase 4mm Tapes A Per Debra
Davis\' 10/08/98

\(100\) and Cdroms cc:mail (in folder)

\(200\) material have been

rec\'d.

**98-1067-** ECS I 10/02/98 SCOTT, S. Add Map Overlay to

IMS Data Visualization

Toolkit Changes to the

ECS F&PRS #423-41-

02

**98-1068-** EDF IN 10/02/98 MA, S. Provide the account to A Dave
Compton 10/07/98

access and update stated that the work

ECSINFO Website in has been

Observer completed.

**98-1069-** REL2 IN 10/02/98 JOHNSON, P. Remove s0mos01 A Close per PRS
10/09/98

from the Goddard Report from RTSC

Network in folder

**98-1070-** EDF IN 10/02/98 DAVIS, D. Relocate \"Edsel\" A Closed
10/16/98 10/23/98

Workstation from per E. Finch

2101D to 2101G (RTSC).

**98-1071-** REL2 II 10/02/98 THOMAS, C. Update B.0 ESDT A CCR baselined
and 10/05/98

Descriptor File posted to WEB.

Template

**98-1072-** EDF IN 10/02/98 DATTA, C. Update SUN OS A Closed 10/22/98
10/26/98

Patches in per E. Finch

Functionality lab (RTSC).

**98-1073-** EDF II 10/02/98 WHITAKER, C. Updated Test/data No CCR
needed. 10/06/98

ftp\'d to SMC for GSFC

External Interface

Testing

**98-1074-** EDF IN 10/05/98 JOHNSON, P. Install Remedy C Closed
12/31/98 01/05/99

Version 3.2 on per Frank Watson

s0m0h01 (RTSC).

**98-1075-** EDF IN 10/06/98 WHITE, R. Mini-DAAC C Close per RTSC
10/19/98

stmgtdb1_TS3

Database Move

**98-1076-** EDF IN 10/06/98 UJHAZY, J. Upgrade Clearcase C Closed
10/28/98 11/02/98

version level of per V. Kerry

machines in the Mini- (RTSC).

DAAC

**98-1077-** REL2 II 10/06/98 MCDONALD, M. Ingesting EDOS A Received
ccmail 10/09/98

Ancillary Data at that changes have

DAACs other than been incorporated

GSFC in the Verification

Database.

**98-1078-** REL2 II 10/06/98 THOMAS, C. MISR ESDT Patch for Withdrawn
by 10/08/98

drop 4PX for LaRC Originator.

**98-1080-** REL2 II 10/07/98 MCDONALD, M. Add Capabilities for A
Received ccmail 10/09/98

Bulk Volume Group that changes have

Assignment been incorporated

in the Verification

Database.

**98-1081-** REL2 II 10/07/98 SINGLETON, B. ECS Verification Data A
Received ccmail 10/16/98

Database: Features that changes have

Deltas been incorporated

in the Verification

Database.

**98-1083-** REL2 II 10/08/98 HAYNES, R. VATC PowerHub A

Upgrade

**98-1084-** REL2 II 10/08/98 MCDONALD, M. Delete Capabilities for A
Received ccmail 10/13/98

performing MODIS that changes have

L1B subsetting been incorporated

in the Verification

Database.

**98-1085-** EDF IN 10/08/98 DHARIA, R. Install Sybase ASE A Closed
10/19/98 10/23/98

11.5.1 in IDG Cell per C. Pinto

(RTSC).

**98-1086-** EDF IN 10/08/98 DHARIA, R. Increase swap space A Received
10/09/98

and memory for notification from

JUROR2 Machine in Sarah Lewallen.

EDF

**98-1087-** EDF IN 10/09/98 DOE, J. \"PLEASE USE ME\"

**98-1088-** REL2 II 10/09/98 FORTLAGE, B. Network Route A

Additions to EDC and

NSIDC Dual-Homed

Platforms

**98-1089-** EDF IN 10/09/98 JEW, W. Installation of Building C Closed
10/23/98 10/26/98

Accessory -BX 5.0 on per I. Beig (RTSC).

SUN & SGI Platform in

IDG Cell

**98-1090-** REL2 II 10/09/98 LAKE, A. Baseline the Exabyte C

Media Changer Device

Driver

**98-1091-** REL2 II 10/09/98 MILLER, R. Deliver Amber Patch A Closed
per V. Kerry 11/02/98

for 4PX to SMC (RTSC).

**98-1092-** ECS II 10/13/98 SINGER, N. Shipment #1 from A Equipment has
02/22/99

EOC to Raytheon been removed from

Denver (EMOS). EOC and installed

at Raytheon in

Denver.

**98-1093-** REL2 II 10/13/98 AUSDEN, H. Revise the ECS A Baselined and
10/16/98

Program Register posted to WEB.

**98-1094-** EDF IN 10/13/98 COOPER, B. Install XRP-ll on cujo A Closed
10/19/98 10/23/98

per A. Murrell

(RTSC).

**98-1096-** EDF IN 10/13/98 WHITE, R. Mini-DAAC Sybase A Closed
11/09/98 11/09/98

SQLServer 11.03.3 per I. Beig (RTSC).

Upgrade

**98-1098-** REL2 II 10/13/98 AUSDEN, H. Revise the ECS A

System Baseline

Specification

**98-1099-** REL2 II 10/14/98 MATHER, J. Replacing 2GB boot A

disk at gsfc

**98-1100-** REL2 II 10/14/98 MATHER, J. Disk Space Problem Chairman
11/02/98

on n0pls02 disapproved CCR

11/2/98.

**98-1101-** EDF IN 10/14/98 DATTA, C. Upgrade batgirl from A Closed
12/31/98 01/05/99

HP UX 10.01 to 10.20 per F. Watson

(RTSC).

**98-1102-** EDF IN 10/14/98 MATHER, J. Return on lent A Closed 12/01/98
12/04/98

Equipment per G. Williams

(RTSC).

**98-1103-** REL2 II 10/15/98 SCHUSTER, A. Turnover of XRP A

Patch to SMC for Test

at GSFC and VATC

**98-1106-** REL2 II 10/16/98 CORBETT, M. VATC 4PX Baseline A

**98-1107-** REL2 II 10/16/98 SLOVER, J. Capabilities Database A Ed will
send 10/30/98

Update message with

changes that were

implemented in this

CCR. Another CCR

will be submitted to

fix any problems

that were not

implemented in this

CCR.

**98-1107A** REL2 II 10/30/98 SLOVER, J. Capabilities Database A Per Jim
Slover\'s 11/06/98

Update cc:mail (in folder),

withdraw CCR as

Mac McDonald is

preparing another

CCR that will

encompass details

in this CCR.

**98-1109-** REL2 II 10/19/98 HAYNES, R. LaRC PowerHub A

Upgrade

**98-1110-** REL2 II 10/19/98 KLEIN, L. Change swap file C

space allocation on

Mini-DAAC machine,

Lasher, to mitigate

seap space conditions

**98-1111-** REL2 II 10/19/98 DHARIA, R. Need to increase A Document was

SWAP space on baselined

ALASKA and Texas

**98-1112-** REL2 II 10/19/98 DHARIA, R. Increase swap space This CCR
was a 10/20/98

on Mini-DAAC duplicate of CCR

Machine Lasher 98-1110. We do

not need to process

this CCR. R.

Dharia is sending a

ccmail for folder.

**98-1114-** EDF IN 10/20/98 DATTA, C. Install Spatial Query

Server Version

2.2.2.29A in IDG Cell

for Irix 6.2 Patch

Testing

**98-1115-** EDF IN 10/20/98 ZOLLER, D. Evaluate Axent\'s UPM A Closed
11/05/98 11/09/98

and URM for use in per G. William

ECS (RTSC).

**98-1116-** REL2 II 10/20/98 MATHER, J. Add 9 GB Disk Drive A Closed
12/8/98 per 12/09/98

to t1icg01 S. Lewallen (EDS).

**98-1117-** REL2 II 10/20/98 MILLER, R. Deliver Burgandy A

Patch for 4PX to SMC

**98-1118-** ECS I 10/21/98 HAN, D. Update the Outdated

Text Descriptions

changes to the ECS

GSFCDAAC ICD

**98-1119-** EDF IN 10/21/98 CLARK, B. Add hardware in 1105 A Hardware
has been 11/02/98

for Stability Lab in place and in use

Support since the middle of

last week. Closed

per C. Campbell

(RTSC).

**98-1120-** ECS II 10/22/98 ULLMAN, R. J. Baseline Review of the

ICD Between ECS and

SIPS

**98-1121-** ECS I 10/22/98 SCHROEDER, C. Assess Option A+

Viability

**98-1123-** EDF II 10/23/98 WHITE, R. Maintenance Upgrade C Installed
Sybase 11/02/98

for SGI platforms only Open Client v11.1.1

from Sybase Open (SGI only) in VATC.

Client 11.1.0 to 11.1.1 Closed per C. Pinto

(RTSC) on

10/30/98.

**98-1124-** EDF IN 10/23/98 DHARIA, R. Install clearcase A Closed
10/26/98 10/27/98

version 3.1.1 on per E. Finch

stability lab machines (RTSC).

**98-1125-** EDF IN 10/23/98 DHARIA, R. Install DBArtisan and A Closed
11/05/98 11/09/98

S-designer on PCs per G. William

(RTSC).

**98-1127-** REL2 II 10/23/98 MILLER, R. Deliver Jade Patch for Jade
Patch for 4PX 11/02/98

4PX (4pX.10) SMC (4PX.10) installed in

Mini-DAAC. Closed

per A. Murrell

(RTSC).

**98-1128-** EDF IN 10/23/98 SNYDER, R. Remove cdsbrowser R Chairman did
not

from rebhpms agree with

deinstalling

software only to

correct bad

behavior.

Guidelines for

machine use need

to be written and

enforced.

**98-1129-** EDF IN 10/23/98 SNYDER, R. Remove tivoli server C Closed
12/31/98 01/05/99

from relbhpms per F. Watson

(RTSC).

**98-1130-** ECS IN 10/23/98 GAUTHIER, R. EclnEmailGWServer C Closed
11/09/98 11/09/98

script per Frank Watson

(RTSC).

**98-1131-** EDF II 10/23/98 HALL, A. Test data ftp\'d to SMC A Closed
11/5/98 per 11/23/98

for 4PX testing - Frank Watson

Delivery #2 (RTSC).

**98-1132-** EDF IN 10/23/98 DATTA, C. Test HP UX 10.20 A Closed
12/31/98 01/05/99

upgrade procedures per Frank Watson

for the HP 800 series (RTSC).

machines on prism

**98-1134-** REL2 II 10/26/98 POOLE, C. Error - Please use this

one

**98-1135-** EDF IN 10/27/98 DATTA, C. Move IDG DCE A

servers (minotaur &

sdps1) to the

computer room raised

floor (Rm 1100)

**98-1136-** EDF IN 10/27/98 WELLS, T. Transfer of FOS A

Communications

Equipment to

Englewood, CO

**98-1137-** REL2 II 10/28/98 HAYNES, R. GSFC PowerHub A

Upgrade

**98-1138-** REL2 II 10/28/98 PRIVOR, H. Update Site-Host Map A
Baselined 10/29/98

for 4PX

**98-1139-** REL2 II 10/28/98 WHITE, R. Rel. Maintenance A

Upgrade for SGI

Platforms Only From

Sybase Open Client

11.1.0 to 11.1.1 to ALL

DAAC

**98-1140-** EDF IN 10/28/98 JEW, W. Installation of Level 3 A Closed
10/30/98 11/04/98

bug patch for BX 5.0 per Frank Watson

on SUN and SGI (RTSC).

platform in the IDG

cell

**98-1141-** EDF IN 10/28/98 DHARIA, R. Upgrade Flexim to 6.1 A Closed
11/02/98 11/02/98

per V. Kerry

(RTSC).

**98-1142-** EDF IN 10/30/98 WHITE, R. Maintenance Upgrade A Closed
11/20/98 11/24/98

for All Platforms from per Frank Watson

Sybase SQLServer (RTSC).

11.0.2.x to 11.0.3.3 in

the VATC only

**98-1143-** EDF IN 10/30/98 DHARIA, R. Install Dbx in all mini- C
Closed 11/17/98 11/23/98

DAAC machine per A. Murrell

(RTSC).

**98-1144-** EDF IN 10/30/98 DHARIA, R. Obtain a SUN C Closed 11/4/98
per 11/23/98

machine with 100 GB Frank Watson

Disk space for mini- (RTSC).

DAAC and install

specified COTS

products

**98-1145-** EDF IN 10/30/98 LINDSEY, C. Installation of Dbvision A
Closed 11/5/98 per 11/05/98

in Functionality Lab C. Pinto (RTSC).

**98-1146-** REL2 II 10/30/98 MILLER, R. Deliver Cyan Patch for C
Pending final

4PX to SMC version of patch

documentation.

**98-1147-** REL2 II 10/30/98 MILLER, R. Deliver Quick Fix for A

4PX.10 to SMC

**98-1148-** ECS II 11/02/98 JOYNER, K. Procure All Project Superseded
by 98- 11/16/98

Software Maintenance 1148A

through 12/31/99

**98-1148A** ECS II 11/16/98 JOYNER, K. Procure SDPS Project A Software
License 02/22/99

Software Maintenance has been received

through 12/31/99 per cc:mail in folder.

**98-1149-** REL2 II 11/02/98 JACKSON, L. Deliver Patch 4PX.10 Baselined
11/02/98

(Jade) to the SMC for

Distribution to all

DAACs

**98-1150-** REL2 II 11/03/98 CORBETT, M. SQL Server Baseline A

Change at EDC

**98-1151-** REL2 II 11/03/98 AUSDEN, H. Revise the ECS A Baseline
11/05/98

Program Register

**98-1152-** EDF IN 11/03/98 MATHER, J. Add Sun and 50 GB of C Jim
Mather to notify

Disk Space at EDC for CM when

End to End Testing equipment is

returned to EDF.

**98-1153-** REL2 II 11/03/98 MILLER, R. Deliver Khaki Patch for A
Baselined 11/04/98

4PX.11 to SMC and all

DAAC\'s

**98-1155-** REL2 IN 11/04/98 WHITE, R. Maintenance Upgrade

for all plaforms from

Sybase SQLServer

11.0.2x to 11.0.3.3

**98-1156-** EDF IN 11/05/98 SWOPE, G. Install of freeware A Closed
12/31/98 01/05/99

required for installation per Frank Watson

of the VO Web Client (RTSC).

in the EDF

**98-1157-** EDF IN 11/06/98 DHARIA, R. To install X/Runner A Action to
R. Dharia

and Load/Runner at to provide IP of

EDC DAAC hosts.

**98-1158-** EDF IN 11/06/98 RUSSEY, J. Add test cases and A

linkage

**98-1160-** EDF IN 11/09/98 DAVIS, D. Sudo Privilege for C Closed
11/10/98 11/23/98

Dominique Joseph per Frank Watson

and Ken Simmons (RTSC).

**98-1161-** EDF IN 11/09/98 WHITE, R. EDF STMGT A Closed 11/11/98
11/23/98

Database Merge with per I. Beig (RTSC).

DDIST Database

**98-1162-** REL2 II 11/09/98 MORAHAN, M. Update the ESDT A CCR
baselined and 11/09/98

Baseline posted to the WEB.

**98-1164-** EDF II 11/09/98 HALL, A. Test data ftp\'d to SMX A

for 4PX testing -

Delivery #3

**98-1165-** EDF IN 11/10/98 WHITE, R. Mini-DAAC STMGT A Closed 11/10/98
11/23/98

Database Merge with per I. Beig.

DDIST Database

**98-1166-** ECS I 11/10/98 MOORE, M Support of the Conditional on

Independent IMS breaking down the

Study Team pkg estimate for

ESDs 62 and 63

**98-1167-** ECS I 11/10/98 MOORE, M Support of the Conditional on

Middleware Study breaking the

Team package estimate

down into ESDs 62

and 63

**98-1168-** REL2 II 11/10/98 PETERS, B. UPDATE NFS

MOUNT POINTS IN

THE MINI-DAAC

**98-1169-** ECS II 11/10/98 WELLS, T. Purchase of hardware A HW/SW was
02/22/99

and software received per cc:mail

upgrades for FOT in folder

PC\'s

**98-1170-** REL2 II 11/10/98 MATHER, J. Additional hardware W This CCR
has been 12/22/98

for EDC replaced by CCR

98-1307.

**98-1171-** ECS II 11/10/98 MATHER, J. 9 GB Procurement A Procurement
was 12/02/98

received and

returned to vendor.

Resubmitted

another CCR 98-

1234 to

procurement 9 GBs.

**98-1172-** ECS II 11/11/98 MATHER, J. Science Data Server A Superseded
by 11/12/98

Upgrade Revision A

**98-1172A** REL2 II 11/12/98 MATHER, J. Science Data Server A The
CPU-Memory 02/24/99

Upgrade Board has been

received.

**98-1173-** EDF IN 11/11/98 CAPATI, A. Replace suda access A Closed
11/12/98 11/23/98

on Diemos, Phobos, per Frank Watson

Olympus (RTSC).

**98-1174-** REL2 II 11/11/98 MCDONALD, M. Additional Capability A
Changes 11/16/98

for DAS Data Types in incorporated by

Drop 5B ESDIS.

**98-1175-** REL2 II 11/11/98 CORBETT, M. 4PX Baseline C

Revisions

**98-1176-** EDF IN 11/12/98 MATHER, J. Move SGI workstation Per
Originator hard 03/23/99

\'hippo\' from FOS EOC copy of CCR was

to W30 test ring discarded by

mistake. CCR has

been withdrawn.

**98-1177-** REL2 II 11/12/98 WHITE, R. VATC and DAAC CCR closed and
will 02/22/99

Hardware / Database be submitted as a

Mapping update and new CCR.

Database Moves

**98-1178-** REL2 II 11/13/98 CORBETT, M. Baseline Change

Relating to ADA

compilers for

Langley/VATC

**98-1179-** REL2 II 11/13/98 CORBETT, M. Baseline Change C RTSC to
remove

Relating to PNM PNM from the

COTS product VATC, EDF, and

Mini-DAAC.

SMC to coordinate

with DAACs for

removal of PNM.

**98-1180-** REL2 II 11/13/98 PETERS, B. Baseline IMSL n-32 A DCO
#CO-98-0577

Fortran 77 and C for removed

SGI

**98-1181-** REL2 II 11/13/98 PETERS, B. Update the NFS A

mount point baseline

**98-1182-** REL2 II 11/13/98 CHOMKO, E. Test data ftp\'d to SMC A

for End to End testing

**98-1183-** EDF IN 11/13/98 DATTA, C. Upgrade relbhpms in A Closed
12/31/98 01/05/99

Funtionality Lab to per F. Watson

10.20 (RTSC).

**98-1184-** EDF IN 11/13/98 MILLER, R. Deliver Test Tools to A

SMC for Distribution

To EDC

**98-1185-** EDF IN 11/13/98 MILLER, R. Deliver Lilac Patch A

(4PX.12) for 4PX to

SMC

**98-1186-** REL2 II 11/16/98 DAVIS, D. Install Evaluation Copy A

of Mercury

Interactive\'s

Xrunner/LoadRunner

Software on

\"EOPLS02\" at EDC

**98-1187-** REL2 II 11/16/98 MILLER, R. Distribute Lilac Patch A

(4PX.12) for 4PX to

EDC, VATC, and Mini-

DAAC

**98-1188-** REL2 II 11/16/98 DAVIS, D. Return A Software has been
03/25/99

XRunner/Loadrunner returned from EDC

Software to EDF from to EDF.

EDC

**98-1189-** ECS II 11/16/98 JOYNER, K. Procure FOS Project A Software
has been 02/22/99

Software Maintenance received per cc:mail

through 12/31/98 in folder.

**98-1190-** REL2 II 11/17/98 JACKSON, L. Release A 12/01/98

Documentation for

DCE Cell Manager v.

1.6.2 to all DAACs

**98-1191-** REL2 II 11/17/98 PETERS, B. Update new Mini- A Mount points
have 11/27/98

DAAC NFS Mount been established.

Points Closed 11/24/98

per A. Murrell

(RTSC).

**98-1193-** REL2 II 11/17/98 HAYNES, R. EDC PowerHub A

Upgrade

**98-1194-** REL2 II 11/17/98 HAYNES, R. NSIDC PowerHub A

Upgrade and Removal

of n0dms03

**98-1195-** EDF IN 11/17/98 DHARIA, R. Install Netscape C Netscape
12/09/98

Enterprise server on Enterprise has been

Sydney installed. Closed

per I. Beig (RTSC)

on 12/7/98.

**98-1196-** EDF IN 11/17/98 DHARIA, R. Need Sum Machine C Closed
11/27/98 11/30/98

for JEST DEMO to per S. Lewallen

customer (EDS).

**98-1198-** REL2 II 11/18/98 MATHER, J. Temporary Hardware A

Relocation for SDSRV

at EDC

**98-1199-** REL2 II 11/18/98 BROWN, D. Correction to A

Installation

Instructions for

STMGT for Lilac Patch

(4PX.12)

**98-1200-** EDF IN 11/18/98 DHARIA, R. Install correct baseline A
Closed 11/24/98 11/27/98

version of IDL 5.0.2 in per Frank Watson

EDF (RTSC).

**98-1201-** EDF IN 11/18/98 DHARIA, R. Install SQS 2.2.2 A

version 29B on

comanche in the EDF

**98-1202-** ECS IN 11/18/98 HURST, J. ASF STK PowderHorn A

Maintenance

**98-1203-** ECS IN 11/18/98 HURST, J. Boxhill, Cisco and A Shipment was
02/24/99

Overland Hardware received

Maintenance for 1999

**98-1204-** REL2 II 11/18/98 JACKSON, L Release of the Lilac A

Patch (4PX.12) to

LaRC, GSFC, and

NSIDC DAAC

**98-1205-** REL2 II 11/19/98 PETERS, B. Update new A Mount points have
11/27/98

MiniDAAC NFS Mount been established.

Points Closed 11/24/98

per A. Murrell.

**98-1206-** EDF IN 11/19/98 LINDSEY, C. Installation of SQL A Closed
11/27/98 11/30/98

Monitor 11.5 per C. Pinto

(RTSC).

**98-1207-** EDF IN 11/19/98 JOHNSON, P. Upgrade s0m0h01 to C Closed
12/31/98 01/05/99

HP UX 10.20 per Frank Watson

(RTSC).

**98-1208-** REL2 II 11/19/98 DAVIS, A. Final CDRL 305 - A

Segment/Design

Specification for the

ECS Project for 4PX

**98-1209-** EDF IN 11/20/98 DATTA, C. Need to upgrade IDG A

SGI machines

(drpepper and cle6sgi)

**98-1210-** EDF IN 11/20/98 COPELAND, D. Upgrade DDTS on A Closed
12/8/98 per 12/09/98

s0mos01 to DDTS 4.1 A. Murrell (RTSC).

**98-1211-** REL2 II 11/20/98 CORBETT, M. 4PX Baseline A

Changes

**98-1212-** REL2 II 11/20/98 HAYNES, R. Change to the Ingest A

Hosts\' Static Route

Configuring Script

**98-1213-** ECS II 11/20/98 WELLS, T. Purchase of hardware A The DEC
HW/SW 02/22/99

and software to has been received

support EMOS at EOC per cc:mail

Technical solution in folder.

**98-1214-** ECS II 11/20/98 WELLS, T. Shipment of DEC A Shipment has
been 02/22/99

Alphaservers to return per cc:mail in

Englewood, CO folder.

**98-1215-** REL2 II 11/20/98 MILLER, R. Deliver Maroon Patch A

(4PX.13) for 4PX to

SMC for Distribution to

all Sites

**98-1216-** EDF IN 11/20/98 DATTA, C. Upgrade kickapoo, A

kidnaped and juror2

(Functionality Lab SGI

Machines)

**98-1217-** ECS I 11/20/98 SHROEDER, C. Restructure of the A Sent to
ESDIS on

ECS Contract for 11/30/98 by courier.

Options A+

**98-1218-** EDF IN 11/23/98 RICHTER, T. Installation Request C Closed
11/30/98 12/03/98

for Rational Rose 98 per Frank Watson

(RTSC).

**98-1219-** ECS I 11/24/98 SCHROEDER, C. MOPITT/MISR APIDs

**98-1220-** REL2 II 11/24/98 DHARIA, R. Upgrade Flexlm to 6.1 A Closed
12/23/98 01/05/99

in VATC per Frank Watson

(RTSC).

**98-1221-** ECS II 11/24/98 CHEWENING, D. Next version of the A

COTS Analysis and

Modeling Report, 222-

CD-001-012

**98-1222-** REL2 II 11/25/98 DHARIA, R. Make a Shipment of A

43 8mm tapes to EDC

for End to End Testing

**98-1223-** EDF IN 11/25/98 SNYDER, R. HP OpenView Patch C Coordinate
with

Installation users of \"sparrow.\"

**98-1224-** REL2 II 11/27/98 PETERS, B. Upgrade to ACSLS A Completed.
03/02/99

5.3

**98-1226-** REL2 II 11/27/98 PETERS, B. Implement Y2K Fixpak C RTSC has
notified 01/19/99

on EMASS AMUs EDFCM to close.

However, there are

still open Action

Items.

**98-1227-** REL2 II 11/27/98 PETERS, B. Upgrade to AMASS A

4.9.1 (including API)

**98-1228-** REL2 II 11/27/98 PETERS, B. Install AMASS on A

journey and t1acg01

for optical browse

**98-1229-** EDF IN 11/30/98 DHARIA, R. Autosys Upgrade 3.4.2 Submitted
revised 12/16/98

CCR 98-1229A.

**98-1229A** EDF IN 12/15/98 DHARIA, R. Evaluate Autosys A

Upgrade 3.4.2

**98-1230-** REL2 II 11/30/98 MATHER, J. Technical Directive - A

Disk Partition

Interrogation Scripts

**98-1231-** REL2 II 11/30/98 MATHER, J. Additional RAID Disks A

for g0mss002 & 010

Shared RAID and a 9

gb Unipak for

g0mss02

**98-1232-** ECS II 11/30/98 WELLS, T. Purchase of A License has been
02/22/99

WINDOWS NT V4.0 received per cc:mail

Server Licenses and in folder.

DEC hardware

upgrade for EIN\'s

1919, 1920 and 2642.

**98-1233-** ECS II 11/30/98 DHARIA, R. Need to Procure 200

8mm Tapes for End to

End Testing for VATC

and DAAC\'s

**98-1234-** ECS II 11/30/98 MATHER, J. 9 GB Procurement A Shipment was
02/24/99

received

**98-1235-** EDF IN 11/30/98 DATTA, C. Upgrade commanche A Closed
12/3/98 per 12/04/98

and cherokee Sarah Lewallen

(Functionality & (EDS).

Stability Lab SGI

machines)

**98-1236-** REL2 II 12/01/98 MOLINET, M. PDPS Test Data A

Needed for 4PX.10+

AT at DAACS

**98-1237-** REL2 II 12/01/98 DATTA, C Turnover SUN Patch A Closed
12/23/98 01/05/99

and DCE CPL1 per Frank Watson

Upgrade to VATC (RTSC).

**98-1238-** REL2 II 12/01/98 KING, R. Draft CDRL 609 - A

Operations Manual for

the ECS Project

**98-1239-** REL2 II 12/01/98 BROWN, D. Add Mount Points to A New
Mini-DAAC 12/09/98

Ingest GUI Host in baseline mount

Mini-DAAC points added.

Closed per A.

Murrell (RTSC).

**98-1240-** REL2 II 12/02/98 MATHER, J. Technical Bulletin - A Closed
12/4/98 per 12/09/98

Disk label Protection C. Pinto (RTSC).

when doing Raw

Partitions

**98-1241-** EDF IN 12/02/98 COOPER, B. Enable Printer alta to A Closed
12/31/98 01/05/99

accept jobs from lp per F. Watson

(RTSC).

**98-1242-** REL2 II 12/03/98 MATHER, J. Move Hippo to W30 A Closed
1/13/99 per 01/19/99

test ring (GSFC) and Frank Watson

Luey to Property (RTSC).

Room (EDF)

**98-1243-** EDF IN 12/03/98 MATHER, J. Swap of 4GB Drive A Work has
been 12/04/98

from t1aqg01 to completed.

Cherokee and swap

2GB Drive from

Machine in stock to

RELBHP

**98-1244-** EDF IN 12/03/98 HAYNES, R. Temporarily move A

VATC Host t1mss02

from LSM FDDI ring to

FDDI Switch

**98-1245-** REL2 II 12/03/98 MATHER, J. Add 9 GB Drive to A Closed
12/9/98 per 12/10/98

tlspg01 and t1drg01. O. Harley (RTSC).

Add temporary 4 GB

drive to tlicg03

**98-1246-** ECS II 12/04/98 BELTRAN, B. Extend Legato A

Maintenance Until

10/31/02

**98-1247-** REL2 IN 12/04/98 MATHER, J. Miami Required for A Closed
12/22/98 01/05/99

sparc storage array per Frank Watson

and patch testing - (RTSC).

temporary

**98-1248-** REL2 II 12/04/98 MATHER, J. EDC Disk Partition DCO
#CO-98-0626

Changes removed

**98-1249-** EDF IN 12/04/98 SMITH, D. Move a Sun SPARC A Received RTSC
05/19/99

20 and an X-term close-out sheet for

week ending 07

May 99

**98-1250-** EDF II 12/04/98 WELLS, T. Purchase of Windows A Software
has been 02/22/99

NT V4.0 Workstation received at EOC

Software and Dec per cc:mail in folder.

Software

**98-1251-** REL2 II 12/04/98 PETERS, B Baseline Patch for A

AMASS 4.9.1

**98-1252-** EDF IN 12/04/98 DHARIA, R. Need to install A Closed 12/9/98
per 12/10/98

permanent license of O. Harley (RTSC).

HP Overview

**98-1253-** REL2 II 12/04/98 MILLER, R. Deliver Test Tools to

SMC for Distribution to

EDC

**98-1254-** EDF IN 12/04/98 DATTA, C. Test HP UX 10.20 A

upgrade procedures

for HP 800 series

machines on oriole

**98-1255-** EDF IN 12/04/98 DATTA, C. Upgrade relbhp and A

otis in Functionality

Lab to 10.20

**98-1256-** EDF IN 12/04/98 DATTA, C. Turnover SGI and HP A Closed
12/22/98 01/05/99

upgrades to VATC Per Frank Watson

(RTSC).

**98-1257-** REL2 II 12/04/98 MILLER, R. Deliver Navy Patch A

(4PX.14) for 4PX to

SMC for Distribution to

EDC, VATC, and Mini-

DAAC

**98-1258-** REL2 II 12/07/98 PETERS, B. Update Mount Points C

to EDC for D3 Ingest

**98-1259-** ECS I 12/07/98 MCDONALD, KEN ECS Extensions -

FY99

**98-1260-** REL2 II 12/07/98 MOLINET, M. MISR Test Data A

Needed for 4PX.10+

AT at LaRC

**98-1261-** ECS II 12/08/98 HELTON, M. Draft CDRL 313 - ECS A

Internal ICD for the

ECS Project for Drop

4PX

**98-1262-** EDF IN 12/08/98 FLOYD, B. Upgrade Remedy A Closed 12/17/98
12/21/98

Action Request per A. Murrell

System on relbhpms (RTSC).

(Functionality Lab HP

Platform)

**98-1263-** EDF IN 12/08/98 WHITE, R. EDF DMS Database A

Login

**98-1264-** ECS II 12/09/98 DAVIS, D. Purchase and Install A Software
has been 02/22/99

XRunner/Loadrunner received per cc:mail

Software for EDC, in folder.

GSFC, LaRC, and the

EDF

**98-1265-** EDF IN 12/09/98 MILLER, R. Install Ochre Patch A

(4PX.15) into SO Mini-

DAAC Mode

**98-1266-** EDF IN 12/09/98 MA, SHENG Install Object Team A Received
ccmail via 12/30/98

server software & 2PC RTSC.

Client software for

NPOESS TestBed

System

**98-1267-** REL2 II 12/09/98 MUGANDA, M. Release of 311-CD- A

101 thru 311-CD-109

Draft Documentation

for 4PX/4PY

**98-1268-** REL2 II 12/09/98 MILLER, R. Deliver Ochre Patch A Orignator
to update

(4PX.15) for 4PX to instructions per

SMC for Distribution to Chairman.

All Sites

**98-1269-** REL2 II 12/10/98 MATHER, J. Transfer of two ECS A Received
GSFC 03/23/99

Origins to MODIS Form 20-4.

**98-1270-** EDF IN 12/10/98 MATHER, J. Install 4 GB Drive from A

Stock into Dr. Pepper

**98-1271-** EDF IN 12/10/98 DHARIA, R. Evaluate IDL 5.2 on C Closed
12/18/98 01/05/99

PDPS1 machine in per Frank Watson

EDF (RTSC).

**98-1272-** EDF IN 12/11/98 HAUPT, S. Change file C Closed 12/18/98
01/05/99

permissions on per Frank Watson

DMSERVER (RTSC).

**98-1273-** EDF IN 12/11/98 WHITE, R. Create EDF, DMS, A Closed
12/18/98 01/05/99

IOS, MSS Databases per Frank Watson

in FRT Mode (RTSC).

**98-1274-** ECS I 12/11/98 ADAMS, C. Revision 5 Changes to A sent via
courier to

EOS AM1 FDS/ECS ESDIS CM.

ICD

**98-1275-** ECS II 12/11/98 TRAN, T. Network Appliance A

HW Support for 1999

**98-1276-** ECS II 12/11/98 HURST, J. Procurement of NCD, A

WYSE, CTI, HP and

Micron Spares

**98-1277-** ECS II 12/11/98 BELTRAN, B. Fore, Cabletron, and A

Synoptics Hardware

Maintenance for 1999

**98-1278-** ECS II 12/14/98 BOLLINGER, R. Additional X-Terms A Hardware
was 02/22/99

required to support received at EDC

EDC ETE and AT\'s on

a 2-month temporary

basis

**98-1279-** EDF IN 12/15/98 MATTHEWS, E. Install XRP II on A Received
RTSC

S0mos02 close-out sheet for

week ending 07

May 99

**98-1280-** ECS II 12/15/98 SHI, LI Genicom Hardware A Maintenance
02/22/99

Maintenance for 1999 Agreement was

received per cc:mail

in folder

**98-1281-** REL2 II 12/15/98 BOLLINGER, R. Deliver Maintenance C

Upgrade Packages to

SMC for Distribution to

ALL DAACs

**98-1282-** EDF IN 12/15/98 ARRINGTON, D. Upgrade IMSL in MINI A Closed
12/24/98 01/05/99

DAAC From 2.2 to per F. Watson

3.0.1 for evaluation (RTSC).

**98-1283-** EDF IN 12/15/98 SNYDER, R. HP OpenView Patch A Closed
12/17/98 12/21/98

Installation - per O. Harley

(functionality lab) (RTSC).

**98-1284-** ECS II 12/15/98 HAAS, R. HTG Manuals A

**98-1285-** ECS II 12/15/98 HAAS, R D3 Media for EDF A Software was
02/22/99

received per cc:mail

in folder.

**98-1286-** ECS II 12/15/98 HURST, J 1999 HW A

Maintenance for Zebra

Line Printers

**98-1287-** ECS II 12/15/98 HURST, J SUN HW/SW A Maintenance 02/22/99

Maintenace Renewals agreement was

for January 1, 1999 received per cc:mail

through October 31, in folder

2002

**98-1288-** ECS I 12/15/98 BELTRAN, B. FOS Fore, Cabletron, A
Maintenance 02/22/99

and Synoptics Agreement was

Hardware received per cc:mail

Maintenance for 1999 in folder

**98-1289-** ECS II 12/15/98 TRANG, T. Datum HW Support A Maintenance
02/22/99

for 1999 Agreement was

received per cc:mail

in folder

**98-1290-** EDF II 12/15/98 HURST, J. Renewal of Superseded by 12/22/98

Maintenance for Revision A.

Hewlett Packard

Products for 1999

**98-1290A** ECS II 12/22/98 HURST, J. Renewal of A Maintenance 02/22/99

Maintenance for Agreement was

Hewlett Packard received per cc:mail

Products for 1999 in folder

**98-1291-** EDF II 12/15/98 MOLINET, M. PDPS Test Data C Check with
Test

Needed for 4PX.11+ regarding capturing

AT at DAACs this data in

ClearCase for

posterity.

**98-1292-** REL2 II 12/16/98 HAYNES, R. Add MCST Interface A

to GSFC ECS Router

**98-1293-** REL2 II 12/16/98 HAYNES, R. Move Legato Backup A

Server from LSM FDDI

Switch at VATC and

DAACs

**98-1294-** REL2 II 12/16/98 MATHER, J. Level Three A

Requirements

Change: Remove

4mm Stackers &

3480/3490 Tape

Drives & 6250 Tape

Drives

**98-1295-** REL2 II 12/17/98 PETERS, B. Baseline an A Received ccmail
05/25/99

Engineering Technical msg from RTSC

Directive to Disable close-out week

Tivoli Logfile Adapter ending 21 May 99

on Solaris 2.5.1 hosts

**98-1297-** EDF IN 12/17/98 COPELAND, D. Provide exclusive D Need to
coordinate

access to S0M0g01 to meeting with RTSC,

M&O I&O Office for DEV, M&O to

operational support resolve issues.

**98-1298-** EDF IN 12/17/98 WHITE, R. Establish permissions A Closed
12/21/98 12/23/98

in Mini-DAAC Stability per C. Pinto

Lab for DDM (RTSC).

**98-1299-** EDF IN 12/17/98 FLOYD, B. Upgrade Remedy A Closed 12/24/98
01/05/99

Action Request per Frank Watson

System on t1msh01 (RTSC).

(VATC HP Platform)

**98-1300-** EDF IN 12/17/98 LAKE, A. EDF DDIST Platform, C Closed
12/21/98 12/23/98

Ruby (SUN host) per A. Murrell

requires 100GB of (RTSC).

disk for testing of

ASTER D3 ingest to

the loc

**98-1301-** ECS II 12/18/98 RACKLEY, M. PM-1 Control Center sent via
courier on

Implementation and 1/27/99.

Operations

**98-1302-** EDF IN 12/18/98 SNYDER, R. HP OpenView Patch A Closed
12/22/98 01/05/99

Installation VATC per Frank Watson

(RTSC).

**98-1303-** REL2 IN 12/18/98 MILLER, R. Install Pumpkin Patch A Per
Chairman, Tar 02/22/99

(4PX.15) into SO Mini- tapes were

DAAC Mode delivered and

Pumpkin Patch was

installed.

**98-1304-** EDF IN 12/18/98 SMITH, D. Move Sun A

Workstations and

NCD X-terms

**98-1305-** REL2 II 12/18/98 CORBETT, M. 4PX Baseline C

Changes including

SMC

**98-1306-** ECS I 12/21/98 WATT, W. Update the Landsat 7

Dat aFormat Control

Books

**98-1307-** EDF II 12/21/98 MATHER, J. HiPPI Procurement A

**98-1308-** REL2 II 12/22/98 SNYDER, R. HP OpenView (v4.11) A

Patch Installation

(DAACs)

**98-1309-** REL2 II 12/22/98 FLOYD, B. Remedy Action A

Request System

(Version 3.2)

Maintenance Upgrade

for the ECS Project

**98-1310-** ECS II 12/22/98 HURST, J. Renewal of A Maintenance 02/22/99

Maintenance for Agreement was

Exabyte products for received per cc:mail

1999 in folder

**98-1311-** EDF IN 12/22/98 KADAYAPRATH, A. Install COTS S- A Closed
1/4/99 per 01/07/99

Designor (Power G. Williams

Designer) on the PC in (RTSC).

3203F using existing

license

**98-1312-** ECS II 12/22/98 KADAYAPRATH, A. Purchase additional A

ODBC License for

installation on the PC

in Office #3203F

**98-1313-** EDF IN 12/22/98 MARTIN, E. Creation of database A Closed
12/31/98 01/05/99

on machine \"ceoseng\" per F. Watson

(RTSC).

**98-1314-** REL2 II 12/22/98 HAYNES, R. EDC Network A Documents were
03/22/99

Documentation baselined

Updates for CCR 98-

1293

**98-1315-** REL2 II 12/22/98 HAYNES, R. VATC Network A documents are
03/22/99

Documentation baselined.

Updates for CCR 98-

1293

**98-1316-** REL2 II 12/22/98 HAYNES, R. GSFC Network A Documents
03/22/99

Documentation Baselined

Updates for CCRs 98-

1269, 98-1292, and

98-1293

**98-1317-** REL2 II 12/22/98 JOHNSON, M. 420-TP-016-003 A Posted by DMO
on 03/22/99

Backus-Naur Format 1/7/99

(BNF) Representation

of the B.0

Implementation Earth

Science Data

**98-1318-** ECS II 12/22/98 HAAS, R. SoftWindows95 and A Software was
02/22/99

MS Office for AIT received per cc:mail

SUN\'s in folder

**98-1319-** REL2 II 12/23/98 ZOLLER, D. License port change A

for flexlm at EDC

**98-1320-** ECS II 12/23/98 WELLS, T. Property Management

Plan for the ECS

Project

**98-1321-** REL2 II 12/24/98 MILLER, R. Deliver Pumpkin Patch A
document posted to 12/30/98

(4PX.16) for 4PX to web

SMC for Distribution to

all Sites

**98-1322-** ECS II 12/28/98 POINTER, K. Update of the 01/18/99

Technical Paper

\"Glossary of Terms for

the EOSDIS Core

System (ECS)

Project1

**98-1323-** ECS II 12/28/98 WELLS, T. Shipment of Hardware A HW was
received 02/22/99

to Aurora, CO per cc:mail in folder

Records printed: 6207