# Presentation: 898356

## Main Injector BPM Upgrade 

**Stephen Wolbers**
**CD Accelerator Activities Coordination Meeting**
**June 7, 2005**

## Outline

**Project status.**
**Recent work/accomplishments.**
**Plans to build a project.**

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## MI BPM Upgrade Project

**The MI BPM upgrade project is not yet a fully formed project with commitments from AD and CD.**
**But progress is being made along those lines.**
**To allow work and purchases to continue the wbs was updated recently by Bakul, Steve and Bob Webber.  **

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## WBS – Details are still being worked out

| WBS | Name | Start_Date | Finish_Date | %Complete |
| --- | --- | --- | --- | --- |
| 1.1.3.2 | MI  BPM System | 9/30/04 | 8/22/06 | 4% |
| 1.1.3.2.1 | MI BPM design | 5/24/05 | 9/28/05 | 0% |
| 1.1.3.2.1.1 | MI BPM Electronics Design | 5/24/05 | 7/26/05 | 0% |
| 1.1.3.2.1.2 | MI BPM: Review (Milestone) | 9/15/05 | 9/15/05 | 0% |
| 1.1.3.2.1.3 | MI BPM Software  | 7/27/05 | 9/28/05 | 0% |
| 1.1.3.2.2 | MI BPM system fabrication | 9/30/04 | 10/31/05 | 12% |
| 1.1.3.2.2.1 | MI BPM Procurement | 9/30/04 | 10/31/05 | 12% |
| 1.1.3.2.3 | MI BPM Implementation | 9/22/05 | 4/28/06 | 0% |
| 1.1.3.2.4 | MI BPM Installation/Commissioning | 5/1/06 | 8/22/06 | 0% |
| 1.1.3.2.5 | MI BPM Technical/Project Coordination | 5/2/05 | 8/22/06 | 0% |
| 1.1.3.2.6 | MI BPM system complete | 8/22/06 | 8/22/06 | 0% |

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## Recent work/accomplishments

**Requirements document has gone through two iterations.**
**Beams docDB #1786-v2.**
**This drives the scope of work for:**
**Front-end programming.**
**Analog system engineering.**
**Echotek mode of operation.**
**Online and application modifications and creation.**

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## More Accomplishments

**Echotek investigations for 2.5MHz and 53MHz, wideband and narrowband.**
**Gives a scheme or framework for meeting the requirements.**
**Timing board suitability for MI BPM.**
**No show-stoppers.**
**Looked into clocks available around MI service buildings.**
**Service building survey.**
**Determines number of crates, possible installation/commissioning plan.**
**Combiner boards design.**
**Needed for shutdown since it involves tunnel work.**
**Filter module (front-end analog system)**
**Looking at Transfer Line BPM design and possible modifications**
**Test Stand in the accelerator (MI30)**

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## Project Plans

**Build a project plan with real time and effort estimates, as well as real people to do the work and take major responsibility.**
**Finish the requirements.**
**Requirements/design review**
**June?, July?**
**Ramp up efforts to prototype, design and build the system, including boards and software.**

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## Subsystems and Roles

**Subsystem managers: Are responsible for managing work for the subsystems and communicating the monthly status of the WBS**
**Electronics: name or names?**
**Front-end software: Votava?**
**Online software: Hendricks**
**Application software: ?**
***Technical coordinator: ?***
***Requirements expert: ?***
***Other? Project Management?***

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005

## Conclusions

**MI BPM Upgrade project requires the following:**
**Updated requirements.**
**Scope and estimated effort and timescales.**
**Identified people to do the work**
**Project planning, management, reviews, documents, etc.**
**Work by dedicated, competent people.**

- Stephen Wolbers                           CD Accelerator Activities

- June 7, 2005