# Presentation: 252042

## Lunar Reconnaissance Orbiter (LRO) Data Archive Overview

- Stan Scott
- Science Data Manager
- LRO Project
- GSFC Code 451
- stanley.r.scott@nasa.gov

- NAC/SC/PSS Meeting
- SwRI
- Boulder, Colorado
- September 25, 2006

## Agenda

- LRO Science Data Management Overview
- Data Management and Archive Plan (DM&AP) Status
- Science Operations Centers (SOCs) and Planetary Data System (PDS) Nodes
- Data Management Schedule Milestones
- LRO Data Delivery Schedule

- Stan Scott - Data Management Overview

## LRO Science Data Management Overview

- Develop and maintain Project Data Management Schedule
- Develop Project Data Management and Archive Plan (DM&AP)
- Approve SOC deliverable documents
- Coordinate SOC DM&AP development
- Coordinate development of SOC-PDS ICDs
- Provide Project perspective in measurement data format definition
- Coordinate SOC-PDS interface testing
- Help coordinate SOC and any PDS testing with ground system

- Science Data Manager (SDM) is Project POC for SOCs and PDS

- Stan Scott - Data Management Overview

## LRO DM&AP Status - 1

- LRO Data Management and Archive Plan (DM&AP)
- NASA HQ requires DMP
- PDS GEO requires AP
- LRO DM&AP satisfies both requirements
- DM&AP schedule
- Draft LRO DMP developed for Mission PDR (2/06)
- Inputs needed from SOCs’ DM&APs (drafts on 8/31, finals on 10/31)
- Final LRO DM&AP to be posted by Mission CDR (11/06)
- LRO Data Working Group (LDWG)
- SDM, SOCs, & PDS Nodes meet in biweekly telecons (since 12/05)
- Topics:
- SOC delivery content, schedules, and status
- PDS archive planning, schedules, document content, and status
- LRO data formats and related items (e.g., common lunar coordinates)
- Comprehensive meeting notes with action items are distributed

- Stan Scott - Data Management Overview

## LRO DM&AP Status - 2

- LRO DM&AP includes:
- Roles and responsibilities for measurement data processing, archive, and distribution
- MOC-SOC & SOC-PDS data flow overview
- SOC data handling steps including processing, reprocessing, and validation
- Description of measurement data products
- Archive Plan
- SOC archive generation
- PDS validation and peer review
- SOC data transfer and PDS distribution

- Stan Scott - Data Management Overview

## SOCs and PDS Nodes 

** **

**Jet Propulsion Laboratory**

**Jet Propulsion Laboratory**

**University of Arizona**

**Arizona State University**

**University of Iowa**

**University of Arizona**

**Arizona State University**

**University of Hawaii**

**University of Maryland**

**Stanford University**

**Cornell University**

**New Mexico State University**

**Washington University**

**University of California at Los Angeles**

**SETI Institute**

**Southwest University ****(San Antonio, TX)**

**United States Geological Survey**** (Flagstaff, AZ)**

**RADIO SCIENCE**

**ENGINEERING**

**Navigation and Ancillary Information Facility (NAIF)**

**SMALL BODIES**

**Planetary Science Institute**

**RINGS**

**ATMOSPHERES**

**GEOSCIENCES**

**PLANETARY PLASMA INTERACTIONS**

**IMAGING**

- LAMP

- DIVINER

- LEND

*LOLA*

*LROC*

- CRaTER

- GSFC/MOC
- FDF

- Mini-RF

**PDS Nodes/ Subnodes/ *****Data Nodes***

**Jet Propulsion Laboratory**

## Data Management Schedule Milestones

- Stan Scott - Data Management Overview

## LRO Data Delivery Schedule

**     ****SOCs deliver 3-6 month old, validated, initial version of LRO data to PDS every 3 months (Mini-RF: every 6 months), starting 6 months after launch.**

- Notes: 1) Subsequent versions and derived data products due to PDS in next 3-month delivery after
-                 creation and validation.
-             2) Creation of subsequent versions and derived data products is on a time scale
-                 commensurate with the level of data processing required.
-             3) Final data processing and release can not exceed 6 months from end of
-                 primary mission or extended mission, as applicable.

- Stan Scott - Data Management Overview

## Back-up Charts

## LDWG Participants

- Stan Scott - Data Management Overview

## Acronyms

- AP	Archive Plan
- CDR	Critical Design Review
- CRaTER	Cosmic Ray Telescope for the 	Effects of Radiation
- DM&AP	Data Management and
- 	Archive Plan
- DMP	Data Management Plan
- EDR	Experiment Data Record
- GEO	Geosciences (PDS Node)
- GSFC	Goddard Space Flight Center
- HQ	Headquarters (NASA)
- ICD	Interface Control Document
- IT	Information Technology
- LAMP	Lyman Alpha Mapping Project
- LDWG	LRO Data Working Group

- LEND	Lunar Exploration Neutron Detector
- LOLA	Lunar Orbiter Laser Altimeter
- LRO	Lunar Reconnaissance Orbiter
- LROC	LRO Camera
- Mini-RF  	Miniature Radio Frequency
- 	(Technology Demonstration)
- MOC	Mission Operations Center
- PDR	Preliminary Design Review
- PDS	Planetary Data System
- RDR	Reduced Data Record
- SDM	Science Data Manager
- SIS	Software Interface Specification
- SOC	Science Operations Center
- TBD	To Be Determined

- Stan Scott - Data Management Overview