# Presentation: 888371

## Project Status Electronic Systems Engineering

- Guilherme Cardoso, Section Leader
- September 12, 2006

## Outline 

- Meet the new ESE section
- 3 groups: DAQ, Control and Timing, Detector Instrumentation, & Engineering Support
- Effort allocation for August and metrics
- Current project status
- SNAP
- Phenix
- NOvA
- ILC LLRF
- ILC detector R&D
- CMS
- CDF and D0 Run 2
- Accelerator – IPM, MI BPM, TeV BPM
- Future projects
- CMS R&D for SLHC
- ILC test beam at MTest
- MIPP, CDF, INFN-Pisa, INFN-Lecce and others

## DAQ, Control and Timing Group

- Core competencies
- Control systems
- Firmware
- DAQ systems
- VME & PCI
- CDF & D0
- Timing algorithms
- Project portfolio
- ILC LLRF
- PTA
- NOvA

|  |
| --- |

- _Bill Haynes, GL_
- _Tom Boes_
- _Gustavo Cancelo_
- _Greg Deuerling_
- _Rick Kwarciany_
- _Stefano Rapisarda _
- _Neal Wilcer_

## Detector Instrumentation Group

- _Core competencies_
- Multichip modules
- Test stands
- Front end design
- ASIC specs
- Wire bonding
- Thick and thin film
- Firmware
- _Project portfolio_
- Phenix
- CMS
- SNAP
- ILC detector R&D

- _Guilherme Cardoso, SL&GL_
- _Alan Prosser, AL_
- _Jeff Andresen_
- _Stew Bledsoe _
- _John Chramowicz_
- _Hank Connor_
- _Ryan Rivera_
- _Marcos Turqueti_

## Engineering Support Group

- Core competencies
- CDF & D0
- Project management
- PCB layout
- PREP customer support
- Equipment repair
- Project portfolio
- ILC costing
- Run 2
- ILC LLRF
- Interface to PREP logistics
- PREP equipment repair
- NOvA

- _Vince Pavlicek, GL_
- _Bill Barker_
- _Jim Franzen _
- _Rick Mahlum_
- _Thinh Pham _
- _Ken Treptow_
- _Ted Zmuda_

## Effort Report for August ‘06

## Source of Funds

## New Roles for PREP Support Staff at ESE

- Vince and Rick are ESE’s  interface with PREP
- ESE and CS are working together to continue providing PREP’s customers with excellent services
- PREP’s diminishing scope creates great opportunity for staff to work in ESE’s projects:
- PCB layout
- Wire bonding
- Firmware design
- Software design
- & Training
- The trend is to spend less time with PREP repair
- Spikes are expected.
- Steady state level determined by size of PREP

- _Vince Pavlicek_
- _Bill Barker_
- _Stew Bledsoe _
- _Tom Boes_
- _Hank Connor_
- _Rick Mahlum_

## Their Current Effort Allocation Already Reflects this Trend

## ESE Metrics

- Equipment repair
- Equipment repaired per month
- Labor employed in PREP repair
- Effort allocation
- Labor utilization per project
- Labor utilization per funding source
*I’ll check monthly our compliance with CD’s strategic goals and budget*

## Project Status - SNAP

**Description**
- More details on the next Astrophysics presentation (Oct. 24)
**Scope: **
- Slice hardware and firmware, DAQ system engineering, memory testing hardware and firmware, ASIC test engineering
**Schedule:**
- Ongoing R&D project, system definition expected for FY08
**ESE Effort: **
- 2.5 FTE with growth opportunities
- St**akeholders:**
- Alan Prosser, John Chramowicz

_**Slice Card**_
_**Flash Memory Testing**_
_**ASIC Test**_

## Project Status - Phenix

**Scope: **
- Test stand, pixel module HDI, and pixel plane for the pixel detector for the Phenix upgrade in 2008.
**Schedule:**
- MOU with LANL ends in November 30. We are on schedule. Continuing work beyond MOU within ILC detector R&D scope.
**ESE Effort: **
- 1-2 FTE
**Stakeholders:**
- Marcos Turqueti, Ryan Rivera, Jeff Andresen, John Chramowicz

- _Pixel Plane_

- _Test stand & _
- _Pixel Module_

## Project Status - NOvA

**Scope & Schedule:**
**Data Combiner Module Prototype: **Schematic done, layout underway, firmware started, software soon. This design contains more than the required functionality and could be used for the Near Detector test Dec 2007.
**Timing system: **Evaluation GPS receiver purchased as the timing reference and will be evaluated this fall with the prototype DCM. System architecture has been proposed, accepted and being integrated with the far detector cooling and power distribution design going on now.
**ESE Effort:**
- 1 FTE
**Stakeholders:**
- Bill Haynes, Rick Kwarciany, and Jim Franzen

-       Data Combiner Module

## Project Status - Accelerator

**Quick update to projects from another report**
**MI BPM – ****Long list of people**
**One task remaining – read-back of front-end settings. Requires changes to the Transition controller (Rapisarda) and the Timing card (Haynes). Designs are done, testing shows only one bug, correction is stopped by vacation.**
**Cleaning up spare parts, documentation and loose ends.**
**TeV BPM – ****Bill Barker**
**Approximately 4 days supporting repairs and updates with AD personnel.**
**IPM – ****Rick Kwarciany**
**Operating at some level. Commissioned ~ Oct 2005. In FY06 Rick has spent 6 weeks consulting on debugging and changing firmware in support of the operation. **

## Project Status - ILCTA Engineering Support

**Scope & Schedule:**
- Simcon Low Level RF Controller: The 30 page schematic is done and the review scheduled for today.  The layout is starting.   The firmware are changes well underway.
**Stakeholders:**
- Gustavo Cancelo, Ted Zmuda, Rick Kwarciany, Ken Treptow, and Neal Wilcer

-        DESY’s SIMCON

## Project Status - CDF Run2 Engineering Support

**FY06 Effort Projection was 1.3 FTE**
** ****10 month total is 5.54 FTE-months or .55 FTE-months**
**CDF Projects – ****Haynes, Bledsoe, Treptow, Pavlicek**
**CDF Clock Clone Card – Complete/commissioned**
**15 additional High Voltage Crowbars – done this month**
**DOIM Receiver Investigation **
**CAEN Power Supply Radiation Tolerance Investigation**
**CDF ongoing Support - ****Haynes, Chramowicz, Pham, Treptow, Pavlicek, Rapisarda, Zmuda, Bowden**
**Clock Clone Card, Crowbar Module repair, SVX modules (6) consulting in support of ESG.**

## Project Status – D0 Run2 Engineering Support

**FY06 Effort Projection was 1.3 FTE**
** ****10 month Total is 8.25 FTE Months or 0.83 FTE/month**
**D0 Projects – ****Zmuda, Rapisarda, Wilcer, Kwarciany**
**D0 L1 Cal trigger upgrade - Complete but under diagnosis.**
**VLSB module production and testing – Complete**
**Vertex Trigger Luminosity Monitor Firmware - Commissioned**
**D0 Support - ****Zmuda, Pham, Rapisarda, Wilcer, Kwarciany, Bowden**
**VRB Controller (VRBC), Vertex Trigger Board Luminosity Monitor Firmware, Trigger Distribution System, Fiber Tracker Mixer System, VRB module consulting in support of ESG.**

## Future Projects – CMS Upgrade

- Interesting opportunity to participate early in the development of the project
- Good chance that Fermilab will be a major stakeholder
- Given BTeV and CMS forward pixels experience
- Our group is well positioned to worn on the design of
- DAQ
- Pixel detector
- Trigger

## Future Projects – ILC Detector R&D

- Test beam facility at M-Test
- ESE as “one stop shop”
- Create group within ESE to support new  customers to the test beam
- Provide sw, hw, and fw solutions to the test beam community
- Goal: design new DAQ with new telescope
- Need sw help from Gerry – ideally 1 FTE for FY07
- Supported by ILC and PPD
- Pixilated detector R&D
- Wafer probing
- ASIC specifications and testing
- System analysis
- Research of 3D packaging

## Test beam setup

- Telescope of 6 BTeV pixel detectors (50 m  400 m)
- 2 Y-measurement planes
- 4 X-measurement planes
- CMS pixel  detector in the center
- Track projection error:
- 	about 3 m on X-direction; about 8 m on Y-direction.
- PROBLEM: small tracking volume

**Z**

**X**

**Y**

**O**

****

****

****

****

****

****

****

**Y(3)**

**Y(11)**

**X(4)**

**X(5)**

**X(9)**

**X(10)**

**CMS**

## ESE has a long history at MTest...

## New Telescope

**Z**

**X**

**Y**

**O**

****

****

****

****

****

****

****

**Y(3)**

**Y(11)**

**X(4)**

**X(5)**

**X(9)**

**X(10)**

**CMS**

- Current pixel telescope: single chips
- Replace with planes of 8-chip modules

## MIPP, INFN-Pisa, INFN-Lecce and others

- I get about 1 call per week from people all over the world asking for pixel detectors
- They are all trying to build a pixilated tracker for some time of test beam application
- Once hearing the complexity of the device, most never call again
- Some call back sporadically
- Few keep calling all the time
- It would be great to have a group dedicated to the support of serious requests
- MIPP trigger upgrade will try to leverage Phenix/ILC work (economies of scale?)
- INFN-Pisa wants to use SVX4 hybrids from CDF Runiib
- INFN-Lecce wants to use FSSR hybrids from BTeV

## CDF CEAN Power Supply Radiation Tolerance

**Description: **
- CAEN High Voltage power supplies are in the collision hall and demonstrate problems indicative of single event upset (SET).
**Scope: **
- Investigate specifics of problems and possible mitigations including shielding, orientation and hardware or software changes.
**Schedule: ****	**
- Low priority intermittent.
**ESE Effort: **
- About 1 day per month.  Will become more important as the luminosity grows.
**Stakeholders:**
- Vince Pavlicek, Rick Tesarek (CDF), Silicon SPL.

## CDF DOIM Receiver (Bit Booster)

**Description: **
- Radiation damage is reducing the light output of the fiber optic link transmitters. They can be turned up but that happens in groups of 9*5 and in 4 or 5 groups the brightest bit is too bright for the receiver.  We are investigating making a new wide range receiver.
**Scope: **
- Small prototype built with support from CDF. Need design resources.
**Schedule: ****	**
- Resource driven. Current prototype works. Need production layout.
**ESE Effort: **
- 15% FTE/mo for 10 months.
**Stakeholders:**
- Ken Treptow, Silicon SPL

**Notes:**
Data format drives most receivers crazy. Also the wide dynamic range of the current receivers is hard to match.