# Presentation: 120638

## JHU/APL ITS/CVO Program PlanTable of Contents

**JHU/APL ITS/CVO Program Plan****Table of Contents**

- 10.1  Overall CVISN Schedule
- 10.2  Architecture, Design & Standards
- 10.3  Safety Information Exchange
- 10.4  Credentials Administration
- 10.5  Electronic Screening

*Table of Contents*

-  1	Executive Summary
-  2  Introduction
-  3  Objectives
-  4  CVISN Architecture & System Design
-  5  Work Breakdown Structure
-  6  Organization
-  7  Work Assignments
-  8  Processes
-  9  Phases & Critical Milestones
- 10  Schedule
- 11  Resources
- 12  Products
- 13  Issues

- The previous section defined phases and milestones at the highest level for the ITS/CVO Program as a whole.  This section provides one more level of detail.  It defines the schedule (phases and major milestones) for each primary CVISN capability and significant subsystem.  Even more detailed schedules are found in the system integration plans for each primary capability. (These system integration documents are currently under development).

## TO BE SUPPLIED

**TO BE SUPPLIED**

## Overall CVISN Major Milestones

**Overall CVISN Major Milestones**

** **
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR
- MAY
- JUN
- 		Complete all Phase Objectives

** **
- JUL 		Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV
- DEC
- 		Complete all Phase Objectives

- * Contractual Deliverable

**Phase 1:  ???**

**Phase 2:  ???**

*10.1 Overall CVISN*

**TO BE SUPPLIED**

## TO BE SUPPLIED

**TO BE SUPPLIED**

## SAFER  -  Major Milestones

** **
- JAN		Phase starts Jan 97
- FEB	Initial Op Capability on Internet
- MAR
- APR
- MAY
- JUN	200 MCSAP Site Support
- 		Production SAFER/Carrier
- 		Complete all Phase Objectives
- JUL		CVIS Census Support via X12 EDI

** **
- JUL 	Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV
- DEC	Production SAFER/Driver-Vehicle
- 		CVIS Target File Support via X12 EDI
- JAN
- FEB	Alpha EFT Capability
- MAR	CDLIS Alerts Supported

- * Contractual Deliverable

**Phase 1:  Beta Carrier Safety**

**Phase 2:  Alpha Driver-Vehicle**

*10.3 Safety Information Exchange*

**SAFER  -  Major Milestones**

## TO BE SUPPLIED

**TO BE SUPPLIED**

## ASPEN  -  Major Milestones

** **
**1997**
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR
- MAY	V1.2 Alpha-Inspection Reports to SAFER 		Data Mailbox
- JUN	V1.3 Alpha - Carrier Query/	Subscription
- JUL

** **
- AUG
- SEP
- OCT
- NOV	ASPEN 95 Alpha
- DEC	ASPEN 1.4 Beta
**1998**
- JAN
- FEB
- MAR

- * Contractual Deliverable

**Phase 1:  Alpha Windows 3.1**

**Phase 2:  Carrier Queries & Subscriptions**

*10.3 Safety Information Exchange*

**Phase 3:  Inspection Queries**

**ASPEN  -  Major Milestones**

## 10.3 Safety Information Exchange

## CVIEW  -  Major Milestones

** **
- JAN		Phase 1 start Jan 97
- FEB
- MAR	Deliver Alpha CVIEW to VA
- APR	Alpha Carrier Safety Data in MD		Turnkey System Distribution Plans		Pilot CVIEW Information Packet
- MAY
- JUN	IRP Bulk Data Load File Definitions		Safety Data Exchange Integration Plan		CVIEW Reqts Document (DRAFT)		CVIEW Op & Maintenance Plan (DRAFT)	Complete all Phase 1 Objectives
- JUL

** **
- AUG	Beta Carrier Safety Data in MD/VA		IFTA Bulk Data Load Definition
- SEP	CVIEW at APL Available to Pilot State
- OCT	Alpha Driver-Vehicle Safety Data
- NOV
- DEC	Alpha Intrastate Safety Data		Production Interstate Carrier Safety Data
- 		Complete all Phase 2 Objectives
- JAN
- FEB	Turnkey Interstate Safety CVIEW
- 		(Available at a cost to Pilot States)
- 		Beta Driver-Vehicle Safety Data

- * is Contractual Deliverable

**Phase 1:  Beta Carrier Safety**

**Phase 2:  Alpha Driver-Vehicle**

*10.3 Safety Information Exchange*

**CVIEW  -  Major Milestones**

## TO BE SUPPLIED

**TO BE SUPPLIED**

## SAFETYNET  -  Major Milestones

** **
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR
- MAY
- JUN
- 		Complete all Phase Objectives

** **
- JUL 		Phase Starts Jul 97
- AUG
- SEP		SAFETYNET 8.0???
- OCT
- NOV
- DEC
- 		Complete all Phase Objectives

- * Contractual Deliverable

**Phase 1:  Beta Carrier Safety**

**Phase 2:  Alpha Driver-Vehicle**

*10.3 Safety Information Exchange*

**SAFETYNET  -  Major Milestones**

## 10.4 Credentials Administration

## CA Requirements Spec (CARS) -  Major Milestones

** **
**1997**
- FEB	 Phase 1 started Feb 97
- MAR
- APR
- MAY
- JUN	Review of Draft Phase 1.1 CARS by
-            MD/VA
- JUL 	Phase 1.1 CARS Published
- AUG
- SEP
- OCT
- NOV    Review of Draft Phase 1.2 CARS by
-            MD/VA
- DEC    Phase 1.2 CARS Published

** **
**1998**
- JAN		 B1.3 CARS Published
- FEB
- MAR
- APR     Review of Draft Phase 1.3 CARS by
-            MD/VA
- MAY	 Phase 1.3 CARS Published

- * Contractual Deliverable

**Phase 1.1:  Partial IRP / IFTA**

**Phase 1.2:  Full IRP / IFTA**

*10.5 Electronic Screening*

**Phase 1.3: All Credentials**

**Phase 2 Maintenance**

**CA Requirements Spec (CARS) -  Major Milestones**

## 10.4 Credentials Administration

## X12 286 EDI Transaction Set -  Major Milestones

** **
**1997**
- JAN	IRP Interstate Transactions Implementation Guide (IG) V?
- FEB	Proposal Approved for Ballot
- MAR
- APR 	IFTA IG V?
- MAY
- JUN	Ballot Completed
- JUL 	286 is Draft Standard for Trial Use
*Items to Be Scheduled:*
- 	286 IG: OS/OW V?
- 	286 IG: Carrier Registration V?
- 	286 IG: HAZMAT V?
- 	286 IG Intrastate Registration V?

** **
- AUG
- SEP
- OCT
- NOV
- DEC
**1998**
- JAN
- FEB
- MAR
- AUG 98	Approved 286 Standard

- * Contractual Deliverable

**Phase 1: 286 Balloting**

**Phase 2:  Draft Standard for Trial Use**

*10.5 Electronic Screening*

**Key Longer Term Milestones**

**X12 286 EDI Transaction Set -  Major Milestones**

## TO BE SUPPLIED

**TO BE SUPPLIED**

## TO BE SUPPLIED

** **
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR
- MAY
- JUN
- 		Complete all Phase Objectives

** **
- JUL 		Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV
- DEC
- 		Complete all Phase Objectives

- * Contractual Deliverable

**Phase 1:  Beta Carrier Safety**

**Phase 2:  Alpha Driver-Vehicle**

*10.4 Credentials Administration*

**TO BE SUPPLIED**

**IFTA Clearinghouse  -  Major Milestones**

## TO BE SUPPLIED

**TO BE SUPPLIED**

## TO BE SUPPLIED

** **
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR
- MAY
- JUN
- 		Complete all Phase Objectives

** **
- JUL 		Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV
- DEC
- 		Complete all Phase Objectives

- * Contractual Deliverable

**Phase 1:  Beta Carrier Safety**

**Phase 2:  Alpha Driver-Vehicle**

*10.4 Credentials Administration*

**TO BE SUPPLIED**

**IRP Clearinghouse  -  Major Milestones**

## 10.5 Electronic Screening

## IDT CI  -  Major Milestones

** **
**1997**
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR 	 B0.1 CI Installed in MD/VA
- MAY
- JUN	B0.2 CI Installed in MD/VA
- JUL 	Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV    Alpha release of CI Build 1.1 in MD/VA
- DEC 	Beta  release of CI Build 1.1 in MD/VA

** **
**1998**
- JAN		 Operational release of CI Build 1.1 in
-             MD/VA
- FEB      Phase Starts February 98
- MAR
- APR      Alpha release of CI Build 1.2 in MD/VA
- MAY
- JUN      Beta  release of CI Build 1.2 in MD/VA
- JUL       Operational release of CI Build 1.1 in
-             MD/VA
- AUG     Phase Starts Aug 98
-             Alpha release of CI Build 1.3 in MD/VA
- SEP      Beta  release of CI Build 1.2 in MD/VA
- OCT     Operational release of CI Build 1.1 in
-             MD/VA

- * Contractual Deliverable

**Phase 1:  Electronic Submission**

**Phase 2:  Partial IRP/IFTA**

*10.5 Electronic Screening*

**Phase 3: Full IRP/IFTA**

**IDT CI****  -  Major Milestones**

**Phase 4: All Credentials**

## 10.5 Electronic Screening

## RSIS CI  -  Major Milestones

- * Contractual Deliverable

*10.5 Electronic Screening*

** **
**1997**
- JAN		Phase starts Jan 97
- FEB
- MAR
- APR 	 B0.1 CI Installed in MD/VA
- MAY
- JUN	B0.2 CI Installed in MD/VA
- JUL 	Phase Starts Jul 97
- AUG
- SEP
- OCT
- NOV    Alpha release of CI Build 1.1 in MD/VA
- DEC 	Beta  release of CI Build 1.1 in MD/VA

** **
**1998**
- JAN		 Operational release of CI Build 1.1 in
-             MD/VA
- FEB      Phase Starts February 98
- MAR
- APR      Alpha release of CI Build 1.2 in MD/VA
- MAY
- JUN      Beta  release of CI Build 1.2 in MD/VA
- JUL       Operational release of CI Build 1.1 in
-             MD/VA
- AUG     Phase Starts Aug 98
-             Alpha release of CI Build 1.3 in MD/VA
- SEP      Beta  release of CI Build 1.2 in MD/VA
- OCT     Operational release of CI Build 1.1 in
-             MD/VA

**Phase 1:  Electronic Submission**

**Phase 2:  Partial IRP/IFTA**

**Phase 3: Full IRP/IFTA**

**RSIS CI****  -  Major Milestones**

**Phase 4: All Credentials**

## 10.4 Credentials Administration

## TO BE COMPLETED

** **
- JAN	Phase starts Jan 97
- FEB
- MAR
- APR
- MAY
- ???	CVIEW Interface (carrier safety data with dial-up)
- ???	Complete Stephens City Specification
- ??? 	IRD Contract Signed
- JUN
- JUL
- AUG
- ???	Stephens City Design

** **
- ???	ROC to IRD Interface Ready
- SEP
- OCT
- NOV
- DEC
- JAN
- FEB
- MAR
- ???	Stephens City Fully Operational & CVISN Compliant
- ???	Stephens City Upgraded with Standard DSRC

- * Contractual Deliverable

**Phase 2:  CVIEW Carrier Safety**

**Phase 3:  Stephens City RES**

*10.5 Electronic Screening*

**Phase 4: Full CVIEW Snapshots**

**TO BE COMPLETED**

**Key Longer Term Milestones**

**Stephens City, VA. -  Major Milestones**

## This page intentionally blank.

*Blank Page*