# Presentation: 400679

## Field Office Status Report

**Kansas City Site Office**
** ****2008 FIMS Workshop**
**Palm Springs, California**

**Mike Ginder**
**June 2, 2008**

## The Kansas City PlantSite Information

**The Kansas City Plant****Site Information**

**136 Acres**
**38 Buildings**
**~ 3 Million sq. ft.**
**60%  in Main**
**Mfg. Building**

## KCRIMS

**Kansas City Responsive Infrastructure Manufacturing & Sourcing**

**  ****New modern, flexible manufacturing facility**
**  ****Downsize from 3 million sq. ft. to 1 million sq. ft**
**  ****GSA-Leased, Developer-Owned Facility**

## KCRIMS Milestones

**  ****03/30/07****	****NNSA approve of alternate selection and cost range (CD-1)**
**  ****05/01/07****	****NEPA Notice of Intent (NOI) and press release (end STP Phase 2)**
**  ****10/11/07****	****OMB approval of GSA prospectus**
**  ****10/29/07****	****GSA Solicitation for Offer (SOF)**
**  ****12/18/07****	****Senate approval of GSA prospectus**
**   ****01/15/08****	****Developer Short List selected **
**  ****01/16/08****	****House approval of GSA prospectus**
**   ****03/15/08****	****NEPA Environmental Assessment complete (FONSI)**
**   ****03/31/08****	****Draft Integrated Project Plan (IPP) complete**
**   ****04/21/08****	****Developer bids due **
**     ****07/03/08****	****Best and final offers due**
**     ****08/21/08****	****Lease award / design-build contract / final IPP (end STP, Phase 3)**
**     ****06/18/09 ****	****Award relocation contract**
**     ****12/06/10****	****Construction substantially complete**
**      ****02/2011****	****Relocation begins**
**      ****08/2012****	****Relocation complete (end STP, Phase 4)**
**	**

**KCRIMS Milestones**

##  Kirtland Operations - Albuquerque

** ****Kirtland Operations - Albuquerque**

**Kirtland **
**Operations**

**18.2 Acres**
**26 Buildings**
**53K total sq. ft.**

## ATTCAlbuquerque Transportation & Technology Center

**New Multi-Use NNSA Facility**
**GSA-Leased, Developer-Owned**
**Consolidates KO Albuquerque Functions With OST, NA-10, and NA-42 Activities**
**OST Is “Host” **

## ATTC Key Events and Milestones

**8/01 ****	****OST decides to pursue consolidated facility for OST and KO**
**2/02****	****OST Briefs NNSA for Line-item project**
**3/03****	****NNSA Recommends exploring third-party acquisition**
**9/03****	****OST briefs NNSA on acquisition alternatives**
**7/04****	****NNSA approves GSA Lease approach**
**5/05****	****OMB approves GSA prospectus**
**10/05****	****Congress approves GSA prospectus**
**7/06****	****GSA issues Solicitation for Offers (SFO)**
**10/06****	****Developer Short List selected; Protest results**
**1/07****	****Developer protest upheld – delays to catch up**
**8/07****	****Developers provide proposals**
**11/07****	****OST deletes AOWC (MEMF, VMF) from ATTC**
**4/08****	****Developers submit revised proposals**
**5/08****	****KCSO submitted closeout plan**
**	****5/08 ****	****Source Selection Evaluation Board meets**
**	****6/08****	****Final proposals due**
**	****7/08****	****Selection and lease award**
**	****10/10****	****Construction substantially complete; Relocation begins**
**	****2011 (EOY)****	****KO transitions to ATTC; NC-135 disposition; KCSO returns site to KAFB**
**	****	****	**

## FIMS Summary

| 
Location | DOE Owned Buildings | 
Leases | 
OSF | GSA Permitted Space |
| --- | --- | --- | --- | --- |
| KCP | 38 | 1 | 37 | 1 |
| KO | 26 | 3 | 10 | 0 |

## FIMS Validation

**Validation Review January 8-9, 2008**
**21 areas evaluated**
**12 areas “Red” for source documentation**
**Corrective Action**
**CAP written and submitted for approval**
**Deficiencies will be corrected this FY**

## FIMS Issues

**KCRIMS will require:**
**Disposition of vacated buildings and removal from FIMS**
**Creation of new FIMS site location**
**Allocation of lease to multiple buildings**
** ****ATTC will require:**
**Disposition of vacated buildings and removal from FIMS**
**No ATTC FIMS records (OST responsibility)**

**Questions**