# Presentation: 423176

## End of Year Status (FY04)

**Lisa Gaddis**
**(****USGS****)**
**Sue LaVoie**
**(****JPL****)**

## PDS Imaging Node, FY04

***USGS***
-  **Lisa Gaddis**	Co-Manager, negotiate project requirements & funding, define objectives, overall mgmt	0.10
-  Eric Eliason	Co-Manager, mission interface, adiminstration, budgeting	0.20
-  Chris Isbell	Data archive preparation, digital data distribution laboratory 	0.50
-  Patricia Garcia	Mission interface, web development, standards development	0.85
-  Annie Bennett	Archive preparation, validation, and data processing 	0.50
-  Janet Barrett 	Data processing and validation, online database population	0.25
-  Paul Geissler	Science Advisor with primary focus on icy satellites	0.00
***JPL ***
-  **Sue LaVoie**	Co-Manager, support PI in requirements & funding, objectives, mission interface, mgmt	0.20
-  Myche McAuley 	Technical manager, software system architect	0.50
-  Alice Stanboli 	DBMS and JAVA system development, mission interface	0.50
-  Elizabeth Rye 	Web development, software development, standards development	0.50
-  Rafael Alanis 	Mission interface, archive preparation, validation	0.50
-  Anton Ivanov	Science Advisor with primary focus on user scenarios and access	0.00
- 	**Total Full Time Equivalents**	**4.60**

**Lisa Gaddis**** (0.10), Eric Eliason (0.20) – USGS Node Managers**
**Sue LaVoie**** (0.20) – JPL Node Manager**

**Myche McAuley (0.50)**
- Sub-Node Technical
- Manager

**Rafael Alanis (0.50)**
- Data Engineer

**Alice Stanboli (0.50)**
- DBMS/JAVA
-  Programmer

**Patricia Garcia (0.85)**
- Software, Data Engineer

**Annie Bennett (0.50)**
- Data Processing

**Janet Barrett (0.25)**
- DBMS Programmer

**Chris Isbell (0.50)**
- Sub-Node Technical
- Manager

**JPL**

**USGS**

**Elizabeth Rye (0.50)**
- Software Engineer

**Paul Geissler (0.00)**
- Science Advisor

**Anton Ivanov (0.00)**
- Science Advisor

- Data Node:

**THEMIS (ASU)**
- Phil Christensen

## FUNCTIONS

**Mission Interface**
- Interact with planetary space mission imaging instrument teams to ensure delivery of data quickly and cost-effectively
- Apply systems engineering principles to data to ensure rapid availability and usability
**Systems - Online Systems & Support Software**
- Provide direct, easy access to planetary image data (holdings ~4 TB at present)
- Deliver improved ancillary data (calibration, pointing) resulting from calibration, geodetic and cartographic processing, restoration, scientific research, etc.
**Baseline Services - Standards & User Support**
- Employ and provide sophisticated processing and visualization tools, training for simple to complex data interaction
- Provide expert assistance to users for cartographic and scientific data analysis
- Maintain and support existing online data, provide state-of-the-art access tools
- Interact with science community, represent PDS at meetings, workshops, etc.
- Restore, update, deliver planetary image data from historic missions
**PDS Community Services**
- Collaborate with Central Node, other Discipline Nodes
- Attend PDS workshops (Requirements, Science Data Validation, etc.)
- Participate in PDS Management Council and Technical Session meetings

**EOY’04:  PDS Imaging Node**

## EOY’04:  PDS Imaging Node

## Distribute archives of more than 22 planetary image datasets.
Increased holdings to nearly 4 terabytes
Collaborate with active NASA Flight Projects both as advisor and to assist them in creating data products that are properly organized, validated, and formatted according to the NASA PDS standards and guidelines.
Provided support to the Mars Global Surveyor (MGS), Cassini, Mars Odyssey, Mars Express (MEX), Mars Exploration Rovers (MER), Mars Reconnaissance Orbiter (MRO), Discovery (Mercury Messenger), and Phoenix Missions
Continue to maintain an online remote-access system for search-and-retrieval of products, and tools for limited processing of data housed at the Imaging Node.
Began evolution of the Planetary Image Atlas system to provide more efficient support and extended capabilities to users of PDS data.  Includes updating Atlas interfaces and databases to provide enhanced support for mission data deliveries.
Served ~130 gigabytes of science data (through Node web services) and ~1.5 terabytes of press-released images (through the Planetary Photojournal) per month to the community.
Continue to advise NASA investigators and/or provide training or demonstrations on the use of Imaging Node data products, systems, and tools.
Attended LPSC, participated in community testing and responded to numerous user queries on the characteristics and use of PDS image data.
Continue to restore and preserve image and ancillary data from historical planetary flight projects.
The Imaging Node created high-level products from Viking Lander, and produced the final PDS-compliant Voyager Saturn EDR.

**Distribute archives of ****more than 22**** planetary image datasets.**
**Increased holdings to nearly ****4 terabytes**
**Collaborate with active NASA Flight Projects both as advisor and to assist them in creating data products that are properly organized, validated, and formatted according to the NASA PDS standards and guidelines.**
**Provided support to the Mars Global Surveyor (MGS), Cassini, Mars Odyssey, Mars Express (MEX), Mars Exploration Rovers (MER), Mars Reconnaissance Orbiter (MRO), Discovery (Mercury Messenger), and Phoenix Missions**
**Continue to maintain an online remote-access system for search-and-retrieval of products, and tools for limited processing of data housed at the Imaging Node.**
**Began evolution of the Planetary Image Atlas system to provide more efficient support and extended capabilities to users of PDS data.  Includes updating Atlas interfaces and databases to provide enhanced support for mission data deliveries.**
**Served ****~130 gigabytes**** of science data (through Node web services) and ****~1.5 terabytes**** of press-released images (through the Planetary Photojournal) *****per month***** to the community.**
**Continue to advise NASA investigators and/or provide training or demonstrations on the use of Imaging Node data products, systems, and tools.**
**Attended LPSC, participated in community testing and responded to numerous user queries on the characteristics and use of PDS image data.**
**Continue to restore and preserve image and ancillary data from historical planetary flight projects.**
**The Imaging Node created high-level products from Viking Lander, and produced the final PDS-compliant Voyager Saturn EDR.**

- FY04 Objectives and Activities

## Status vs. Plans

**Mission Interface**
**JPL Ground Data System-Related Activities (Ongoing)**
- Focus on MER and Cassini missions
- Influence GDS product formats/labels so they are PDS compliant
- COMPLETED - All MER instruments, ISS and VIMS for Cassini
- Work with GDS to ensure timely delivery of SIS, s/w and data products
- COMPLETED – MER first delivery made, 2nd is on schedule
- ON SCHEDULE – Cassini will continue into FY05, 1st delivery ~6/05
**Mission Support includes:**
- Archive design and review
- Data validation
- Data ingestion into PDS
- Updates to PDS interface via Atlas II
**Supported missions (All are ****COMPLETED****/ON SCHEDULE**** except where noted):**
- Mars Global Surveyor
- Mars Odyssey
- Cassini
- Mars Express (Atlas II interface replanned)
- Mars Exploration Rovers (MER)
- Mars Reconnaissance Orbiter (HiRISE)
- Messenger (replanned b/c of project delays)
- Phoenix (just starting)

**EOY’04:  PDS Imaging Node**

## Status vs. Plans

**Systems - Online Systems & Support Software**
**Planetary Image Atlas (PIA) – Atlas II**
- Plan and complete evolution from PIA to Atlas II architecture
- Installation and integration of Profile/Product Servers
- COMPLETED - Profile Servers (JPL), Product Servers (USGS)
- Design and develop Web Service
- ON SCHEDULE – Planned for 12/04
- Database migration and support for cross-mission search/retrieval
- ON SCHEDULE – Planned for 12/04
- Begin User Interface
- ON SCHEDULE – Planned for 6/05
- Update Atlas/AtlasII databases- MGS MOC, MOLA, TES; MO THEMIS, GRS; MER
- COMPLETED
- Migrate MGS, Odyssey and VO mission datasets from PIA to Atlas II
- REPLANNED for 4/05
- Respond to feedback (ongoing)
- ON SCHEDULE
**Automated Archive Generation**
- Develop and test scripts to support automated archive ingestion, validation, volume creation
- COMPLETED – Prototype on MER for 10/04 delivery

**EOY’04:  PDS Imaging Node**

## Status vs. Plans

**Baseline Services - Standards & User Support**
**Map-a-Planet**
- Continue to leverage funding from PGG/Carto to expand data served/capability
- COMPLETED - Clementine UVVIS 5-band mosaic, Voyager/Galileo Io and Ganymede color mosaic, MGS MOLA, MGS MOC WA mosaic, Equirectangular projection
**Planetary Photojournal**
- COMPLETED – Released 1400 images in FY04, 5000 images now available
- COMPLETED – Added support for MER, MRO, SPITZER, AQUA
**Standards Development**
- COMPLETED – Spectral Qube standard
**Consultation Services/Expert Assistance/Outreach (ongoing)**
- COMPLETED – Supported Cooperative Community Test, PDS Working Group meeting, Fall AGU 2003 poster

**EOY’04:  PDS Imaging Node**

## Status vs. Plans

**Data Restoration**
**Viking Lander**
- REPLANNED – For FY05 (high level of MER mission support in FY04)
**Voyager** (Saturn Imaging EDR volume)
- COMPLETED
**Lunar Orbiter**
- Presented archive plan to PGG/Carto working group, 3/04
**Clementine**
- Supported Staid, Eliason, Gaddis in completion of ‘final’ NIR 6-band mosaic
- Development of tiled PDS archive scheduled for 12/04
**Additional and/or Unplanned Accomplishments**
**Mars Express / MER / MRO**
- Mars Express - Designed and tested Imaging Node capability for data distribution of operations products (pre-PDS release) to U.S. investigators
- MER - Captured, archived, and validated camera calibration data collected during ATLO, along with ancillary information
- MRO - Supported PDS/MRO peer reviews
**Baseline Services / User Support**
- Educator’s Interface to PDS – supported EPO funded task to develop a prototype interface to PDS Mars and Galileo holdings through the PDS-D architecture.  Demonstrated at Fall AGU 2003.
- Set up/deployed configuration management of Atlas II development under CVS
- Significant hardware procurement/reconfiguration at JPL and USGS sites to improve development, security, and storage capabilities

**EOY’04:  PDS Imaging Node**

## EOY’04:  PDS Imaging Node

## EOY’04:  PDS Imaging Node