# Presentation: 302488

## PDS Central Node

**Year-to-Date Accomplishments and Plans**

- PDS Management Council

- PDS Central Node Team
- September 9, 2004

*http://pds.jpl.nasa.gov/*

## Purpose and Topics

- Project and System Planning
- Online System Development
- Standards and Tools
- Mission Data Engineering
- Operations and User Support
- D03 Delivery Status

- Purpose: Report the Highlights of Central Node Year-to-Date Accomplishments vs. Plans

**Unplanned Activities are shown in ****GREEN**

## Project and System Planning

- System Requirements planning
- System Requirements Document (SRD) – In signature cycle
- High-level design, implementation plans, budgets, schedules – for  PDS-MRO Delta Review
- Archive Life Cycle planning
- Proposer’s Archiving Guide (PAG)
- Archive Preparer’s Guide (APG) – DRAFT
- Review support
- PDS-MRO Delta Review
- PDSWG Workshop
- Program Office Assessment
- NASA HQ PDS/CN Review
- Re-organized to align with tasks

- CN Organization

## Online System Development

- Online access to over 90% of PDS Holdings
- New search and retrieval components
- PDS Explorer
- Bulk Downloader client
- Star Tree graphical interface
- New public web site, new look-and-feel, updated online lookup tools
- Data dictionary
- Phonebook
- References
- Software download
- Link to ADS bibliography system

- PDS Online System – D02

## Standards and Tools

- New Standards approved include:
- Local data dictionaries
- Added DATA_SET-MISSION relation
- Modified HOST-INSTRUMENT relation
- HEADER_TYPE keyword and values
- ABSTRACT_DESC for data sets
- SPECTRAL_QUBE object
- Improvements to tools
- Added local data dictionary handling to LVTOOL
- Improved table handling and Qube viewing in NASAView
- NASAView for the Mac – to be released by end of FY04

- SPECTRAL_QUBE

## Mission Data Engineering

- Phases Pre-A through B archive planning support
- Mars Science Lander (MSL)
- Mars Telecommunications Orbiter (MTO)
- Mars Reconnaissance Orbiter (MRO)
- Discover 9 (DAWN)
- New Horizons
- Messenger
- Phases C & D archive planning support
- Mars Exploration Rover (MER)
- Cassini
- Rosetta
- Stardust
- Deep Impact
- Mars Express

- Reporting Project Deliverables

## Operations and User Services

- Archive and Catalog cleanup
- Reconciled catalog with DN holdings
- Reconciled catalog, archive, and media
- Ingested over 1000 new targets
- Data dictionary cleanup of backlogged keywords and standard values
- Continued distribution of new Mars Odyssey data
- Began distribution of MER data – See also D03 status...
- Began tracking all user feedback and issues relating to Online System – See also D03 status...

- User Feedback Screen

## D03 Delivery Status

- Enable release of MER data through online distribution system – DONE** **
- Enable transfer of large data volume on “data bricks” – ON TRACK** **
- Resolve [any] issues with product server installations – ON TRACK
- Integrate “record level searches” of SBN target database – ON TRACK
- Distribute Java-based ODL parser with PDS Tools – ON TRACK
- Complete analysis/design of online validation service – ON TRACK
- Complete assessment of PDS-to-NSSDC interface – ON TRACK

## D03 Delivery Status – Continued 

- Provide online Issue Tracking software for all issues – ON TRACK
- Place online system and tools under CM – ON TRACK
- Continue to work issues and fix reported bugs – ON TRACK
- Issues/bugs reported by nodes or through node testing
- Issues/bugs reported through online feedback mechanism
- Work will be prioritized and scheduled according to available resources
- Note: Discipline Node acceptance testing of these items will be scheduled upon return from Management Council...

## Resources

- PDS CN Accomplishments YTD vs. FY04 Plan
- PDS CN Task Plans and Budgets for Fiscal years 2004-2009