# Presentation: 168163

## SRR Support Flow

## Things That Were Brought Up

- Tools						WBS/CBS - standardization
- Select SRR candidates
- Data						Data Dictionary
- Common set with assumptions and groundrules
- BCS????
- Calibration					Terms Glossary
- AAT, RMAT, VSP, NROC, CORE, GEM-FLOW
- Reference Vehicle(s) Def
- Ref Con Ops
- Planning					Tools Roadmap
- Tasks and Schedules
- SRR Ops Analysis Plan
- Recommend Studies (prioritized list)
- Architecture level
- Technology level
- RP vs LH fer shure!!
- Coordination					RFP DR
- Among centers in task allocation		    	     contains needed data???
- Tool development
- RM&S/Ops Cross feed
- Integration of tool and activities – planning?		Concept Technology inputs
- FOMs						Functional Analysis/Task Flow
- Review and validate
- Analyses					RMAT into AEE
**Near Term (SRR) - Nov 02**
**Far Term (SDR) – Aug 03 and beyond****	**		Plan to support TAT estimation (for SRR)
- Root Cause Analysis integration with ops			Ops Risk Analysis???
- Model Acceptance Criteria and Plan			Map these items to SRR requirements

## SRR Support Requirements

- OA @ SRR    ASSESS 3 ARCHITECTURES
_**Estimate Annual Operations Cost**_
_**Assess “operability of architectures**_
_**Review Operations Concepts/Plans**_
_**Validation of SRD Operations Requirements**_
_**Evaluation of Operability FOMs (new)**_
- Feed TAT to RMS
- Fed Recurring costs and TAT to econ
- Architectural Ops data
- Maintenance data from RMS

## Estimate Annual Operations Cost

- Architecture data requirements
- Establish reference cost for shuttle
- Determine what is applicable for 2nd Gen
- Traffic model – how to feed into ann. Ops $
- Affects of technology on costs
- Calibration of Ann. ops costs for candidate Tools - AATe, VSP, CORE, NROC
- Reference vehicle(s) – Shuttle & ISAT Ref Veh

## Assess Operability of Architectures

- Review ConOps Documents
- Review other operations related documents
- SRR Plans – Document Ops Analysis Plan for SRR
- Process
- Documents
- Etc

## Validation of SRD Operations Requirements

- Identify “operations” requirements
- Requirements are reasonable and doable
- Traceability to Level I

## Evaluation of Operability FOMs (new)

- Review for our capability to evaluate/estimate each and every single one!!
- Develop plan for evaluation
- Execute!!
- Review definition of FOMs (FOM document)
- Noneman action to distribute
- TAT (Edgar - ably assisted by Nix)
- Dispatch Time
- Cargo Integration Time
- Maintenance Time
- Near term (SRR)
- Long term (SDR and beyond)

## Operations Analysis – SRR Plan

- Task 1: Document Groundrules and assumptions to be used in analysis  (Program Office -
- Task 2: Develop Statement of objectives in Operations Analysis
- Task 3: Develop evaluation criteria from Level I requirements and FOMS
- 	Task  : Develop WBS
- 	Task  : Develop Data Dictionary
- 	Task  : Define reference values
- 			Shuttle cost
- Task  : Develop Tools Roadmap
- Task  : Describe SRR Assessment Process
- Task  : Attend Contractor Briefings
- Task  :
- Task  :  Review Contractor ConOps/Provide Comments to Ops LSE
- Task  :  Develop prioritized Studies requirements
- Task  :  Perform special studies/develop study reports
- Task  :  Technology assessments in advance of SRR – results mapped into tools
- Task  :  Review analysis results
- Task   : Develop Report Format
- Task   :  Submit Operations Analysis Report/Charts

- Task  : Develop WBS
- Task  : Develop Data Dictionary
- Task  :  Develop/enhance TAT Model

## SRR Actions and Victims, Due Dates

- Action 1: Verify that NROC annual ops cost post processing for IATR was correct (Nix, 7/15/02)
- Action  2:  Document data required from architectures to support analyses – agitate management to assure contractor response (Nix, Noneman 7/22/02)
- Action  3:  Verify Shuttle Baseline Costs (Steve Meacham, 7/15/02)
- Action 4:  Develop Ops WBS (Paul Gilbert,  7/10/02 )
- Action 5:  Address Traffic Model availability (Doug Rask, Cliff Levine 7/15/02)
- Action 6; Provide input data requirements to Nix (Zapata, Ingolsby, Steele, Levine 7/12/02)
- Action 6a:  Develop reference case for tools calibration (Nix, 7/15/02)
- Action 7:  Run tools with reference case (Nix/Evans, Zapata, Ingolsby, Steele, Levine  7/22/02)
- Action 7a: Report calibration results (7/29/02)
- Action 8 : Select SRR Tool Set (Noneman, Nix, Zapata, Morris, Evans, Steele, Cates, McCleskey, Ingolsby, McPherson, Rhodeside, Et AL  8/8/02)
- Action 9:  Plan to support TAT estimation for SRR (Zapata 7/16/02)
- Action 10: Define procedure for access to SRR data (Overton 7/31/02)
- Action 11: Distribute operability FOM definitions (Noneman 7/3/02)
- Action 12: Develop prioritized Studies requirements (Zapata, Nix 7/16/02)
- Action 14:  Tools Roadmap (RM&S, Ops TBD)