# Presentation: 820485

## AMS-02

- Alpha Magnetic Spectrometer NASA / DOE

- National Aeronautics and
- Space Administration

**AMS-02**
**ROAD TO COFR**

- Mike Fohey
- July 15, 2004

## AMS-02 

**Road to CoFRStarts Here**

**AMS-02 **
**Road to CoFR**

## AMS-02 Road to CoFR

- (CoFR)

- AMS/ISS Government Certification Approval Request (GCAR) Closure

- AMS Equipment Certification

- AMS Verification & Validation Document and Acceptance Data

- Alpha Magnetic Spectrometer NASA / DOE

**AMS-02 Road to CoFR**

- National Aeronautics and
- Space Administration

## AMS-02 Road to CoFR

- AMS Payload Safety Requirements
- AMS Experiment Component Mission Assurance Requirements

- Alpha Magnetic Spectrometer NASA / DOE

**AMS-02 Road to CoFR**

- National Aeronautics and
- Space Administration

- Three main sets of requirements must be met in order to certify the AMS Payload for flight:

## PIH System Requirements & 

- Alpha Magnetic Spectrometer NASA / DOE

- National Aeronautics and
- Space Administration

- PIH System Requirements & Integrated Payload Requirements are documented in:
-  JSC 29789, Project Technical Requirements Specification for the Alpha Magnetic Spectrometer-02 (AMS-02) Payload Integration Hardware (PIH)
-  JSC 29095, Alpha Magnetic Spectrometer - 02 (AMS-02) Experiment/Payload Integration Hardware (PIH) Interfaces (Part II)
-  JSC 29202, Alpha Magnetic Spectrometer 02 (AMS-02) Experiment/Vacuum Case Payload Integration Hardware (PIH) Interfaces
-  SSP 57213, Alpha Magnetic Spectrometer-02 (AMS-02) Hardware Interface Control Document (ICD)
-  SSP 57003, Attached Payload Interface Requirements Document
-  NSTS TBD, AMS to STS ICD
- NSTS 21000-IDD-ISS, Core ICD with Shuttle

**PIH System Requirements & **
**Integrated Payload Requirements**

## PIH System Requirements & 

- Alpha Magnetic Spectrometer NASA / DOE

- National Aeronautics and
- Space Administration

-  A Verification and Validation Document (V&VD): Plan and Report will be created per EA-WI-023 to document the verification and validation activities for the AMS-02 Payload.
-  The V&VD will contain a verification matrix for tracking verification/validation of the PIH System Requirements and Integrated Payload Requirements

**PIH System Requirements & **
**Integrated Payload Requirements**

## AMS Payload 

- Alpha Magnetic Spectrometer NASA / DOE

**AMS Payload **
**Safety Requirements**

- National Aeronautics and
- Space Administration

-  AMS Payload Safety Requirements are developed as a part of the payload safety process.
-  The Payload is subjected to phased (0, I, II, III) flight and ground safety reviews.
-  Safety Data Packages (SDPs) are prepared and submitted in accordance with NSTS/ISS 13830, Payload Safety Review and Data Submittal Requirements

## AMS Payload 

- Alpha Magnetic Spectrometer NASA / DOE

**AMS Payload **
**Safety Requirements**

- National Aeronautics and
- Space Administration

-  Payload hazards are documented and tracked to closure in the Hazard Reports
-  Payload is approved for flight when the Payload Safety Review Panel (PSRP) signs off on the Phase III SDP and all Hazard Reports are closed
-  For any items that do not get closed out at Phase III, a Verification Tracking Log will be implemented and tracked to CoFR

## AMS Experiment Component 

- Alpha Magnetic Spectrometer NASA / DOE

**AMS Experiment Component **
**Mission Assurance Requirements**** **

- National Aeronautics and
- Space Administration

-  AMS Experiment component mission assurance requirements** **are defined by the AMS Experiment Component teams and are not the responsibility of the NASA AMS Project Office.
-  NASA/EA does have some insight into these requirements and will create an Experiment Milestone Log that will be maintained until all items are closed and the CoFR is issued.
-  The Experiment Milestone Log will contain key verification and integration milestones for the experiment hardware.

## Required Waivers

| IRD/ICD PARAGRAPH NO. | CLASSIFICATION | IDENTIFIER (REFERENCE #) | DESCRIPTION | STATUS |
| --- | --- | --- | --- | --- |
| IRD - 3.1.3.1.1.1
ICD - 3.1.3.3  | Exceedance | AMS-02 / 01 | AMS-02 Exceedance of the On-Orbit Operational Envelope  | Open
See note 1 |
| IRD - 3.1.3.1.1.3A
ICD - 3.1.3.1  | Exceedance | AMS-02 / 02 | AMS-02 Exceedance of the EVA/Robotics Operational Envelope - EVA  | Open
See note 2 |
| IRD - 3.2.2.4.7 (TBR-4)
ICD - 3.2.2  | Exceedance | AMS-02 / 03 | AMS-02 Magnetic Field Limits  | Open
See note 3 |

**AMS-02 EXCEPTIONS TO SSP 57003 REQUIREMENTS**

- Alpha Magnetic Spectrometer NASA / DOE

**Required Waivers**

- National Aeronautics and
- Space Administration

## Required Waivers

- Alpha Magnetic Spectrometer NASA / DOE

**Required Waivers**

- National Aeronautics and
- Space Administration

- NOTES:
- MAGIK Analysis complete.  Programmatic decision to not use adjacent PAS site while the AMS-02 Payload is attached to the station.  Approval Pending.
- NBL evaluation and analysis complete.  Actions from Crew Consensus Report closed. Approval Pending.
- Testing on U.S. and Russian Spacesuits, Safer, and PGT complete. Keep-out zones will be established where required. SPDM & SSRMS testing/analysis pending.