# Presentation: 805168

## Main Injector BPM Upgrade

**Stephen Wolbers**
**CD Accelerator Activity Meeting**
**September 20, 2005**

## Outline

**Project status.**
**Schedule/milestones.**
**Recent accomplishments.**
**Risks/open issues.**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## MI BPM Upgrade Project

**The MI BPM upgrade project has ramped up and has many people fully engaged. **
**From July-August Effort Reporting:**
_**Month**__**	**__**AD Effort**__**	**__**CD Effort **__**	**__**Total Effort**_
**July, 2005****	**** ****	****2.1****	****	****2.4****	****	****4.5**
**August, 2005****	****1.4****	****	****2.7****	****	****4.1 ****	**
**SUM****	****	****3.5****	****	****5.1****	****	****8.6**
**General project:**
**Weekly meetings**
**Wbs, project reporting**
**Effort reporting**
**Budgeting, purchasing**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Schedule

**Schedule has been developed and is fully effort loaded.**
**We report every month to the Run 2 Luminosity upgrade project on the status.**
**Milestones:**
**	****MI BPM: Review (Milestone)****	****	****7/25/2005**
**	****All Combiner boards available****	****10/15/2005**
**	****Transition module - PO issued****	****12/1/2005**
**	****MI BPM system complete****	****	****8/21/2006**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Recent Accomplishments

**“****Finished” the requirements document.**
**A big step for the project**
**Design work can move forward.**
**Combiner boards**
**101 boards are in hand and are being tested by Tim Kasza’s group**
**Will be installed in MI when accesses allow.**
**Remaining boards will be fabricated as soon as possible**
**Some problems with lost or broken parts at vendor**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Combiner boards

**Bare Board**

**In box**

**In box with cover**

**Test stand**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Other Progress

**Transition board**
**2 channel prototype looks good.**
**8 channel full prototype is close to layout.**
**VME subrack acquisition.**
**In purchasing.**
**MVME**
**Would like to use 5500 **
**Newer, faster, more memory, longer support**
**Service Building preparation (next slide)**
**MI30 test stand**
**The ability of the timing board FPGA to provide a suitable digitizer clock for the EchoTek boards is found to be acceptable.**
**Measurements with prototypes look good.**
**FCC3 test stand**
**Up and running with all AD signals.**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Service building preparation

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## MI30 – recent results

**Pbar **
**Transfers**
**(beams-doc-1958)**
**Using Recycler-style**
**software**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Risks/worries

**Still working in detail on the design of data acquisition spec.**
**Many cycles, insertions and extractions (and locations) leads to plenty of debugging.**
**The usual board design/fabrication delays (e.g. the combiner board).**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Conclusions

**MI BPM Upgrade Project is ramping up.**
**Experienced people from other BPM upgrades are available and working.**
**Much of the hardware is available or will be acquired soon.  **
**We will push forward as quickly as possible to build, install, debug and commission the new system.**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Extra slides

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Slide 13

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Slide 14

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Slide 15

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## M&S Cost

**$900K allocated by Run 2 Luminosity Upgrade project**
**$540K was spent for 75 Echotek boards.**
**Remainder ($360K) is for:**
**Combiner boxes (230) **
**Transition boards + racks (75) **
**VME subracks (11) **
**MVME processors (11) **
**Timing boards (11) **
**Cables **
**Miscellaneous**
**Detailed estimate of the cost of these items is not yet complete.  **
**For TeV BPM : **
**Total M&S = $1.66M**
**Echotek = $1.08M**
**Remainder = $0.58M**
**MI BPM has $0.54 in Echotek.**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Personnel Cost

**Personnel costs have been estimated using TeV BPM as a guide.**
**TeV BPM required about 10 FTE for 17 months (see next page)**
**We estimate that the MI BPM project will need a similar effort but for a somewhat shorter duration (about one year)**
**Justification:**
**Echotek hardware is already checked out and ready.**
**Timing board is similar to TeV BPM version.**
**Front-end software is based on TeV BPM.**
**Almost everyone has experience with the hardware and software.**
**But the MI is a complicated machine and a great deal of work is required.**
**It is not possible to precisely estimate the effort required while the requirements and details of design are still being worked out.**
**A fully loaded WBS with latest information is being developed.**

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005

## Slide 18

- Stephen Wolbers                           CD Accelerator Activities

- September 20, 2005