# Presentation: 178174

## ILC FY06 Tasks

- ILC TD Project Management
- Goal: Prepare cost and schedule information for input to ILC Program Director (R. Kephart). Manage resources to accomplish ILC Program Tasks.
- Task Manager:	H. Carter
- Task Engineer:	P. Pfund (Intergration)
- Task Scientific Input:	S. Mishra
- Task Deliverables:	ILC TD Project budget, resource-loaded schedule, and management of 		resources to accomplish project goals

- 3.9GHz Cryomodule
- Goal: Design, procure components, test assemble, and ship to DESY a 3.9GHz Cryomodule for the Tesla Test Facility
- Task Manager(s):	    N. Solyak
- Task Engineer:	    D. Mitchell(mechanical)/ T. Khabiboulline (RF design & 		    testing)
- Task Designer(s):	    Contract Designers and PPD designers and drafters
- Task Scientific Input: H. Edwards
- Task Deliverable:	    Completed 3.9GHz cryomodule assembled at DESY and 		    ready for installation in TTF

## ILC FY06 Tasks

- ILC 1.3GHz, Beta=1 Cryomodule Americanization
- Goal: Develop a concise, complete drawing package for the Type III+ Cryomodule
- Task Manager:	D. Mitchell
- Task Engineer:	D. Mitchell
- Task Designer:	Contract Designers
- Task Scientific Input:	N/A
- Task Deliverable:	Complete Type III+ cryomodule drawing package ready for procurement

- ILC 1.3GHz, Beta=1 Type IV Cryomodule Design Team
- Goal: Form an International  Type IV Cryomodule Design Team
- Task Manager:	T. Peterson
- Task Engineer(s):	U.S. :  D. Mitchell / T. Nicol / M. McGee (AD) / S. Tariq (AD)
- 			            J. Weisend (SLAC)
- 			Europe:  F. Rafaelli (INFN-Pisa)
- 			Japan:  ?
- Task Designer:	Contract Designers
- Task Scientific Input:	H. Edwards / C. Pagani / H. Padamsee / N. Toge / W.D. Moeller
- Task Deliverable:	Complete Type IV Cryomodule drawing package ready for procurement

## ILC FY06 Tasks

- Vertical Test Cryostat (ILCTA-IB1)
- Goal: Design, procure components, assemble, and place into operation a horizontal test cryostat system (Chechia) capable of  being used to conduct high power testing of single, dressed 3.9GHz and 1.3GHz cavities
- Task Manager(s):	C. Sylvester / (T. Peterson )
- Task Engineer(s):	M. Wong (Mechanical) /  A. Lounine (RF) / R. Carcagno (LLRF)
- Task Designer:	Clark Reid
- Task Scientific Input:	C. Ginsburg (Project Physicist) / Oleg Prokofiev (Applications Physicist)
- Task Procurement:	P. Olderr / M. Steinke
- Task Deliverable	Complete vertical test cryostat system

- Horizontal Test Cryostat (ILCTA-MDL)
- Goal: Design, procure components, assemble, and place into operation a horizontal test cryostat system (Chechia) capable of  being used to conduct high power testing of single, dressed 3.9GHz and 1.3GHz cavities
- Task Manager:	T. Peterson
- Task Engineer(s):	M. Wong and V. Poloubotko (Mechanical) /  A. Lounine (RF) /            			R. Carcagno (LLRF)
- Task Designer(s):	V. Poloubotko / C. Reid
- Task Scientific Input:	A.Hocker (Project Physicist) / Oleg Prokofiev (Applications Physicist)
- Task Procurement:	P. Olderr / M. Steinke
- Task Deliverable	Complete horizontal test cryostat system

## ILC FY06 Tasks

- Electropolishing R&D
- Goal: Develop and implement an R&D study to fully understand and quantify the EP process, resulting in repeatable procesing results
- Task Manager:	C. Boffo
- Task Engineers:	C. Cooper / A. Rowe (AD)
- Task Designer:	G. Davis
- Task Scientific Input:	P. Bauer / T. Tazima
- Task Procurement:	P. Olderr / M. Steinke
- Task Deliverable	A repeatable EP process resulting in cavities capable of achieving a 		35MV/m accelerating gradient

- Cavity Production for Cryomodules
- Goal: Coordinate production of both 3.9GHz and 1.3 GHz Beta=1 elliptical cavities at various institutions and industry
- Task Manager:	M. Foley (AD)
- Task Engineer:	M. Foley (AD) / S. Reeves (AD)
- Task Designer:	E. Pirtle (AD)
- Task Scientific Input:	N. Solyak / H. Edwards
- Task Procurement:	P. Olderr/M. Steinke
- Technicians:	W. Muranyi (AD) / A. Buetler (AD) / B. Smith
- Task Deliverables:	Construction and test of 3.9GHz cavities at JLab and at FNAL; coordi-		nation of 1.3GHz cavity production at other institutions and industry.

## ILC FY06 Tasks

- Joint ANL/FNAL BCP Facility
- Goal: Complete installation of facility at Argonne, commission facility, operate facility
- Task Manager:	A. Rowe (AD)
- Task Engineer(s):	Installation, commissioning, and operation:  A. Rowe
- 			Design: I. Terechkine / C. Boffo
- 			Controls:  L. Elementi
- Task Designer:	G. Davis
- Task Scientific Input:	K. Shepard (ANL)
- Technician(s):	W. Muranyi (AD) /  M. Rauchmiller (AD) /
- Task Deliverable:	Fully operational joint ANL/FNAL BCP facility

- Power Coupler Design and Testing
- Goal: Design and test 3.9 and 1.3GHz power couplers, including test stations
- Task Manager:	D. Olis
- Task Engineer:	D. Olis (mechanical) / A. Lounine (RF)/ I. Gonin / T. Khabiboulline
- Task Designer:	D. Arnold
- Task Scientific Input:	N. Solyak
- Task Procurement:	P. Olderr/M. Steinke
- Task Deliverables:	1.3GHz power coupler and test station
- 			3.9GHz power coupler and test station

## ILC FY06 Tasks

- 1.3GHz, Beta=1 Cryomodule Assembly Facilty (ILCCA-MP9)
- Goal: Complete CAF and begin assembly of cryomodules there
- Task Manager:	     Tug Arkan
- Task Engineer:	     Tug Arkan
- Task Designer:	     E. Borrisov
- Task Scientific Input:  Axel Matheisen (DESY)
- Task Procurement:	     P. Olderr / M. Steinke
- Lead Technician(s):    G. Smith  /  B. Smith
- Task Deliverable:	     Fully operational cryomodule assembly facility

- Capture Cavity #2
- Goal: Assemble, install and test CC2 at ILCTA-MDL; firstnat 4.5K, then at 2K
- Task Manager:	M. McGee (AD)
- Task Engineer:	M. McGee (AD)
- Task Designer:	D. Hurd (AD)
- Task Scientific Input:	T. Koeth / H. Edwards
- Task Procurement:	P. Olderr / M. Steinke
- Technicians:	W. Muranyi (AD) / B. Smith
- Task Deliverables:	Assembly, installation and testing at 4.5K of CC2 at ILCTA-MDL
- 			Relocation, installation and testing at 2K of CC2 at ILCTA-MDL

## ILC FY06 Tasks

- 1.3GHz, Beta=1 Cryomodule Feed and Turnaround Cans (ILCTA-NM)
- Goal: Design, Procure, Install and Test Cryomodule Feed and Turnaround (or end) Cans at the New Muon test facility
- Task Manager:	     T. Peterson
- Task Engineer:	     M. Wong
- Task Designer:	     C. Reid and Contract Designers
- Task Scientific Input: 	     N/A
- Task Procurement:	     P. Olderr / M. Steinke
-  Lead Technician(s):         N/A (outside procurement of completed assemblies)
- Task Deliverable:	     Cryomodule feed and end cans for the cryomodule test facility at NML