# Presentation: 004590

## Upcoming Dates Accumulator Ring:

**Estimate to Complete (ETC)****	****	****	****January **
**DOE Review****	****	****	****	****	****May 2003**
**Extraction magnets ordered**
**Design complete July 2003**
**Six More 1⁄2 cells delivered?**
**First doublet cell assembled? **
**	****(Magnet Matching)**
**RF Cavities delivered**
**Injection area assembly BNL**
**PAC**

## Collimators 

**Friday 11:00 Weekly Meeting in the EAG Conference Room**
- HEBT Collimator lifting fixture design stress calculation/lifting rig complete.
- HEBT ECN complete
- Procurement STATUS – Weekly Phone Conference
- HEBT Collimator Beam Line Stand and Shield Design
- HEBT Stripper Design
- HEBT Momentum Collimator – Installation/Shielding layout.
- Ring Primary Collimator base and shielding design.
- Ring Moveable Scraper – Installation Layout.
- Moveable Shield Procurement on hold fy 2003

## HEBT Magnets and Beamline

- HEBT Dipole
- All magnets delivered to ORNL
- HEBT 12Q45 Quadrupole/16CD20 Corrector Requisition
- All magnets delivered to ORNL
- HEBT/RTBT 27CD30 Corrector
**NETC – STATUS**
-  HEBT/RTBT 21Q40 Quadrupole
- Phase II Magnets to be shipped to BNL for measurement.
**Magnet Sled and Stand Design Checked****??**
**RFQ to Shops**

## Ring Magnets

**902 1⁄2 Cell Assembly Area**
- Video Conference with ORNL - water manifold
- Production schedule for #2, 3, 4 – survey, magnet measurement.
**Lifting fixture redesign**
**17D120**
- ITF quality progress – 32 magnets measured and accepted.
- Flip coils for pairing.
**21Q40 Quadrupole – 23/29 in house (production measurement ****#3****)**
**Water fitting repair status**
- Next up for production measurement after fittings are repaired.
**26Q Quadrupole Requisition** ** **
**Measurements Complete.  ECN’s Comp – Production Schedule.**

## Ring Magnets

**30Q Quadrupole Requisition **
- Drawing ECN’s complete?? Sent to BINP??
- BINP Production Schedule
**21S26 High Field Sextupole**
- Shipping Date for 1st article
**26S26 High Field Sextupole**
- Bid due date?
**27CDM30 Corrector (****production measurement ****#2****) **
- All Magnets in house
- Production Measurement – **all magnets until quadrupoles are ready,**
** **

## Ring Magnets

**21CO26 Corrector (****production measurement ****#4) – All 9 in house**
- Ready for production measurement
**21CS26 Corrector** **(****production measurement ****#1) – ALL 9 in house**
- Production Measurement complete.
**41CDM26 Corrector **
- Magnet Measurement Complete - Approved for Production
**Base modification – ECN sent to vendor?**
**36CDM26 Corrector**
- 1st article delivered **September 13, 2002**
- Failed Hi-Pot
**Returned to Vendor – ****STATUS?**

## Special Injection Magnets – Injection Meeting 11/22/02

**Injection Vacuum Chambers **
- All drawings except #2 magnet chamber ready for checking in two weeks.
- Flanges were added for Electron monitors, e absorber window, and electrode.
- W. Birkholz to get shop fabrication estimates for chambers with preliminary drawings.
- M. Mapes/D. Hseuh have EVAC flanges and clamps
**Injection Lattice Check**
- M. Hemmer to obtain layout from L. Russo and compare beam trajectory.
- M. Hemmer/L. Russo – the same drill for Injection magnet locations.
** **
**Injection Septum Magnet - **When testing complete – move to magnet measurements in 902.
**Injection Dump Septum Magnet and Chicane Magnets #2, #3**
- NETC Contract – W. Birkholz to check status and delivery, PCR for spare inj. dump magnet.
-  **Injection Magnet #1** Drawings to Checking in two weeks.
**Thin Foil Mechanism**** – **D. Gasner motor control design.
**Thick (Injection Dump) foil design status – **in the checking que.
**Injection Magnet #4** – On the magnet measurement stand.
**Magnet Stands** – W. Birkholz to check fabrication status and order balance of stands.
**Injection Kicker Magnets** 1st articles ready for testing – **Coated Ceramic Chamber**
- Ferrite Order Status, Ceramic Chamber Order Status, RFQ to Shops

## Special Extraction And RTBT Magnets

- Extraction Kicker Magnets
- Design Status
- Lambertson Magnet
- Design Status
**Design Changed – Magnet shortened to reduce fringe field.**
- RTBT Magnets and Line **– Order Vacuum Components**
- 36Q85
- Raynor fabrication of Magnet Cores – **First two in house.**
- Coil Material Delivered