# Presentation: 519596

## Earned Value Management Tutorial Module 8: Reporting 

**Prepared by:**

## Module 8: Government Required Reports 

- Welcome to Module 8. The objective of this module is to introduce you to Government required reports.
- The Topics that will be addressed in this Module include:
- Define Cost Performance Report (CPR)
- Define Cost/Schedule Status Report (C/SSR)

## Review of Previous Modules

- In the previous seven modules, we discussed the framework needed to perform Earned Value and develop an Earned Value Management System (EVMS).
- In Module 1 we introduced you to earned value and the requirements for  properly implementing an earned value management system (EVMS)
- In Module 2 we discussed the development of the work breakdown structure (WBS), organizational breakdown structure (OBS) and the integration of WBS and OBS in creating the responsibility assignment matrix (RAM)
- In Module 3 we discussed the development of the project schedule and the schedule baseline
- In Module 4 we discussed the development of the project budget and the cost baseline

## Review of Previous Modules

- In Module 5 we discussed EVMS criteria and the three key components to earned value: Planned Value (PV) , Earned Value (EV) and Actual Cost (AC).
- In Module 6 we discussed Earned value metrics and performance measurements (CV, SV, SPI, CPI,etc.)
- In Module 7 we discussed the Integrated Baseline Review (IBR), rebaselining of a project and proper baseline control or change control
- Now let’s look at the Government reporting requirements for earned value.

## Government Reporting Requirements

- There are several reports which may be used for Earned Value Management Reporting and Analysis.
- The most commonly used reports are:
- Cost Performance Report (CPR)
- Cost/Schedule Status Report (C/SSR)
- Let’s take a look at each type of report on the next page.

## Cost Performance Report (CPR)

- The Cost Performance Report (CPR) is the most comprehensive of the EVMS reports.  It is normally a monthly report and has five different formats.
- Format 1 Work Breakdown Structure (WBS)
- Format 2 Organizational Categories (OBS)
- Format 3 Baseline
- Format 4 Staffing (Manpower)
- Format 5 Variance Analysis Report
- Generally, all five formats are applied to a contract requiring EVMS.  However, the customer may not require all the reports and may** **delete one or more.
- Most customers will require at least the CPR Format 1 (WBS) and Format 5 (Variance Analysis Report).

## Cost Performance Report (CPR)

- All Performance Measurement data reported in the CPR are derived from the formal Earned Value Management System (EVMS).
- All reported changes to the project baseline, management reserve (MR) and contingency should be traceable through the formal Earned Value Management System (EVMS) and CPR reports.
- On the following pages, we will look at examples of the five CPR reports using the ACME House Building Project.

## Cost Performance Report (CPR) - Example

- Project Start date: January 15th
- Status Date: January 31th
- EAC calculations used for the example will be based on the assumptions discussed on Page 35 and 36 of Module 6.  See the charts to the right for an overview.
- Now let’s take a look at the Cost Performance Reports (CPR) on the next page.

- First let’s quickly review the projects current status that will be used in the example reports.
_**ACME Home Building Project**_

## Cost Performance Report (CPR) Format 1 - WBS

- The Cost Performance Report (CPR) Format 1 includes current period, cumulative, and at complete values for each WBS element.  It also contains header data showing quantity, targets, ceilings, and Management Estimate At Completion (MEAC) calculations.
- This report also contains data about budget, price, Management Reserve (MR), Undistributed Budget (UB), and MEAC cases.
- A copy of the CPR Format 1 for the ACME Home Building project is on the following page.  Please review the entire report but pay close attention to the lower section (highlighted red) of the report.  This is the Performance data section that contains the current and cumulative cost and schedule information for the project.

## Cost Performance Report (CPR) Format 1 - WBS

## Cost Performance Report (CPR) Format 2 – Organizational Categories

- The Cost Performance Report (CPR) Format 2 includes current period, cumulative, and at complete values for each Organization (Performing or Responsible), It also contains header data showing quantity, targets, ceilings, and MEAC cases.
- This report also contains data about budget, price, Management Reserve (MR), Undistributed Budget (UB), and MEAC cases.
- The reporting details in CPR Format 2 are the same as on the CPR Format 1 accept that it is structured by organization.
- A copy of the CPR Format 2 for the ACME Home Building project is on following page.  Please review the entire report but pay close attention to the lower section (highlighted red) of the report.  This is the Performance data section that contains the current  and cumulative cost and schedule information for the project.

## Cost Performance Report (CPR) Format 2 – Organizational Categories

## Cost Performance Report (CPR) Format 3 – Baseline

- Cost Performance Report (CPR) Format 3 displays a forecast of monthly changes to the Baseline, Management Reserve, and Undistributed Budget for the entire project, and contains header data showing schedule dates for the contract and the project.

## Cost Performance Report (CPR) Format 4 – Staffing

- The Cost Performance Report (CPR) Format 4 displays a forecast of hours and person-months by Organization (Performing/Responsible), and contains header data showing schedule dates for the contract and the project. This report also contains program variance thresholds for month, cumulative, and at-complete percents and values.

## Cost Performance Report (CPR) Format 5 – Variance Analyses Report

- The Cost Performance Report (CPR) Format 5 provides narrative explanation of cost, schedule, and other problems related to total contract, undistributed budget (UB), management reserve (MR), PMB, and manpower.
- The variance reporting thresholds are pre-determined prior to the start of the program.  Explanations and problem analysis reporting is only required for those variances that breech the pre-set threshold(s).  The report will indicate those variances needing explanation.
- A copy of the Variance Analyses Report is on the following page.  The variance report uses the ACME Home Building project information.

## Cost Performance Report (CPR) Format 5 – Variance Analyses Report

- Header information includes quantified cost and schedule variances and indicates out of tolerance items.  Explanations may  be required for monthly, cumulative, and at complete variances.

**Problem Analysis:**
- This section is used to explain the variance drivers, abnormal conditions and factors creating variances, and other issues, problems, and concerns.

**Task/Project Impact:**
- This section is used to explain the impact to the Control Account and overall Project.

**Corrective Action Plan:**
- This section provides the recovery and risk mitigation plan.

## Cost/Schedule Summary Report (C/SSR)

- The final standard EVMS report we will review is the Cost/Schedule Summary Report (C/SSR).
- The C/SSR (Cost/Schedule Summary Report) is used primarily for reporting cost and schedule summary data to the government or contractors on specific procurements.
- This report includes cumulative and at complete summaries for each WBS element, and contains header data showing contractor and contract information, and MEAC calculations.
- This report also contains data about contract price, budget, Management Reserve (MR), Undistributed Budget (UB), and MEAC cases.
- It is very similar to the CPR Format 1 except that the C/SSR has only cumulative information.
- A copy of the C/SSR for the ACME Home Building project in on the following page.

## Cost/Schedule Summary Report (C/SSR)

## Review Module 8

-  At this point, you have covered all of the content in Module 8. Take some time now to review the major items:
- There are two major formats for EVMS reports
- Cost Performance Reports (CPR)
- Cost/Schedule Summary Report (C/SSR)
- The Cost Performance Report (CPR) has five formats:
- Format 1 Work Breakdown Structure (WBS)
- Format 2 Organizational Categories (OBS)
- Format 3 Baseline
- Format 4 Staffing (Manpower)
- Format 5 Variance Analysis Report
- CPR Format 1 and 5 are the most widely used
- The Cost/Schedule Summary Report (C/SSR) is similar to CPR Format 1

## Summary of Module 8

- At this point* *we have examined the basic reporting formats of EVMS.
- If you have a firm grasp of the concepts covered in this module, along with all provide modules, you have completed the EVMS tutorial. Otherwise, review this or any other module to ensure you have a solid understanding of the Earned Value Management.
- Congratulations, you have completed Module 8 and the EVMS tutorial.