# Presentation: 233801

## Status and Plans for EED

- PPD Engineering Customers Meeting
- Bob DeMaat
- May 22, 2006

## DZero

- AFEIIt
- Level 1 Calorimeter Trigger
- Layer Zero electronics
- Level 1 Muon electronics
- Luminosity Monitor electronics
- General Support

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## AFEII-t

- Paul Rubinov, Tom Fitzpatrick, Kwame Bowie, Patrick Liston, Johnny Green, Zonghan Shi, Bob DeMaat
- Boards are in production
- Will begin testing in 2nd week of June (with much help from collaborators)
- Milestone of 203 tested is scheduled for mid August

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## DZero Support

- John Foglesong, Mike Cherry, Josua Moua, Victor Martinez
- Additional effort provided by Mike Matulik, Linda Bagby, Mike Utes, Jamieson Olsen, Johnny Green, Bruce Merkel

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## D0 Level 1 Calorimeter Trigger

- Removed old system
- Installed new system
- Connected all cables
- Obtained an ORC
- Checked system for proper operation
- Repaired bad cables
- Now providing general support

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## D0 Layer 0 Electronics

- Installed two new high voltage crates and power
- Installed filters for power to adapter cards
- Wired up power from filters to new adapter cards
- Obtained an ORC
- Checked out system for proper operation
- Repaired bad cables
- Now providing general support

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## D0 Level 1 Muon

- Modified all operational power supplies with connectors
- Modified all spare power supplies with connectors
- Obtained an ORC
- Checked for proper operation
- Now providing general support

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## D0 Luminosity Monitor

- Modifed power supply to separate North and South ends of the detector
- Provided support as needed
- Now providing general support

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## General work for D0

- Repaired bad FPD power supplies
- Repaired all bad BLS power supplies and spares
- Did final upgrade to last BLS power supply
- Need to repair one PreAmp power supply on Monday
- Repairing and helping with problems to return the Detector to fully operational status.

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## D0 AFE maintenance

- Mike Matulik
- Ongoing work as time is available

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Electronics Support

- Along with MD CDF Ops people, Roberto Davila and George Wyatt worked on:
- VRB Readout 1st floor counting room. Totally reconfigured the layout of the VRB electronics and cooling system. Reconfigured from 2 crates and 2 power supplies in 3 relay racks to 3 crates per one power in each of 4 relay racks

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Electronics Support (cont.)

- Debugging CAEN HV Systems along with
- Maintaining Alacrity Power Supplies- Fan replacement
- Parts research & purchase for various shutdown activities
- Debugging Power supply Monitoring System on IFix

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Electronics Support (cont.)

- Replacing and repairing VME J3 Backplanes
- Installed 256 XFT fiber cables from counting room to CDF collision hall
- Installed Muon Spare HV cables from 1st floor counting room to CDF collision hall
- Refurbished Fan packs

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Electronics Support (cont.)

- Battery replacement for UPS systems
- Removal & replacement of cooling fans in all CAEN HV Crates. (With help from Albert Dyer, and PREP Technicians)
- Recertified all the Gas Systems
- One week cleaning the entire CDF building

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Electronics ongoing work

- Install some tubing for HALON Sampling System
- SMD Crate Filter Replacement
- Relay rack filter replacement at different locations in CDFD collision hall
- Fan replacement (3) on Trigger room.
- COT electronics fan pack replacement

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CDF Run IIb Electronics

- XFT Stereo Finder module
- Scott Holm
- Installed. Expect additional firmware versions
- SVT Hit Buffer implementation of Pulsar
- Steve Chappa (with collaborators)
- Installed. Expect additional Pulsar work

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## ASIC chips

- DCal
- Abder Mekkaoui, Jim Hoff
- July 23 submission date
- 3D circuit design
- Abder Mekkaoui, Jim Hoff, Tom Zimmerman
- Submit in October
- Monolithic Active Pixel readout
- May be part of 3D design

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## ASIC chips (cont)

- 3D Detector design
- Alpena Shenai (with Dave Christian and Ron Lipton)
- APD Readout chip for NOvA
- Tom Zimmerman
- Being tested now

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## ASIC Testing

- William Wester, Cristian Gingu, Alan Baumbaugh, Boris Baldin, Kelly Knickerbocker, Lou DalMonte
- CMS Forward Pixels Read Out Chip
- QIE chips for CMS
- MINERvA Trip-t chips
- NOvA APD readout chip
- Complete a second automated tester
- Upgrade the tester processor card

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## CMS Forward Pixels

- Mike Matulik, Boris Baldin, Cristian Gingu, Lou DalMonte
- HDI_4LX artwork ready for fabrication
- Next HDI being laid out
- Burn-in box
- 2 of three boards have been fabbed
- 3rd is being laid out

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## DES Electronics

- Terri Shaw, Walter Stuermer, Mark Kozlovsky, Dave Huffman, Jamieson Olsen, Merle Watson
- 12-channel DAQ board
- Prototype out for fabrication
- DAQ transition card
- Board being laid out

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## DES Electronics (cont)

- Clock Board
- Being specified
- Vacuum interface board
- Being laid out

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## SNAP

- Flash Memory Radiation Study
- William Wester, Rod Klein, , Xinyi Chen
- 3 months to finish DAQ, perform radiation study and write-up results
- FRIC0 chip
- Abder Mekkaoui, Jim Hoff
- 2 months to receive prototype chip back, make tests and measurements
- Slice Board daughter card
- Xinyi Chen, William Wester
- 3 months for PCB schematic of 4-channel board

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## Accelerator Division work

- Beam Damper Board
- Marcus Larwill
- 3 prototypes are installed
- Design mods have been made
- New layout is in progress

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## Beam Loss Monitor upgrade

- Alan Baumbaugh, Jinyuan Wu, Mike Utes, Lou DalMonte, Kelly Knickerbocker, Zonghan Shi, Albert Dyer, Wayne Johnson
- Expect to finish in early August
- Testing of 200 Digitizer boards has begun
- Testing of 40 Abort boards is in progress
- Testing of 48 Timing boards is in progress
- Testing of 40 Controller boards to begin in 2 weeks
- 66 Filter Chassis are complete and being installed

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## Accelerator Division work (cont)

- Ionization Profile Monitor
- Kwame Bowie
- Boards are being tested
- PBar Low Level RF
- Sten Hansen, Terry Kiper
- BPM Readout cards
- 22 installed, 35 more will be made
- Cavity Driver cards
- 3 Phase-hop versions are installed

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## Accelerator Division work (cont)

- Liquid Level Sensor
- Sten Hansen, Terry Kiper
- Fully installed
- Additional spares are being checked ou

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006

## Cold Dark Matter Search

- Prototype front end board
- Sten Hansen, Terry Kiper
- 5 prototypes are due next week

- PPD Customers Meeting            Bob DeMaat

- May 22, 2006