# Presentation: 787656

## Upcoming Dates Accumulator Ring:

**ASAC Review****	****	****	****	****	****September 22-24**
**DOE Review****	****	****	****	****	****October 2003**
**Extraction magnets being assembled**
**Injection DC Magnets and Kickers Complete**
**HEBT and RTBT Collimators Delivered**
**Ring 1 and 2 Collimator Chambers Coated**
**Design complete July 2003**
**More 1⁄2 cells delivered**
**First doublet cell assembled**
**RF Cavities delivered**
**First quarter cell assembled**

## Hot Topics

- Lost lifting height and larger hook for south crane
- G. Mahler new Lifting fixture design.
**Magnet heat load verification/water flow verification. Hemmer/Lambiase**
**Lambertson design review next ****	****	****	****	****	****	****week.**
**List of Central Shops Work yet to**
**	****be done.**
**FY 2004 Budget**
**Commit FY 2003 Funding**

## Hot Topics ORNL Wednesday Morning Phone Conference

**Installation drawings – HEBT complete.****	**
- Magnet resistance measurements – record the coil temperature.
- Magnet water flow measurements.
- 36Q85 must define installation configuration (they are doing drawings).
**Remote clamp design requires 3” of beamline space.**
- Lambertson final video conference, power point – mechanical design only, bidders list, install, lifting fixture, electrical spec.

## HEBT Magnets 

- HEBT Dipole, 12Q45 Quadrupole, & 16CD20 Corrector
- HEBT/RTBT 27CD30 Corrector (BNL participation complete other than payment).
- NETC – 5 at ORNL all horizontals.
- NETC – 2 verticals/2 horizontals to be shipped 9/11.
-  HEBT/RTBT 21Q40 Quadrupole – Phase II
- 8 Magnets received BNL.
- Second shipment dispatched end of June - Revised to July 11 – Revised to August 8, - _**Actual August 11, 8 magnets and 5 frames to ORNL.**_
- Third shipment dispatched end of July? Final shipment dispatched end of August?.

## Ring Magnets

**902 1⁄2 Cell Assembly Area**
- Production on hold for magnet acceptance/inspection
**Lifting fixture for ORNL ring crane.**
**17D120 - **complete
**21Q40 Quadrupole – 29/29 in house **
- Shimming/magnetic measurement complete
- Phase II HEBT 21Q40 magnets **(production measurement**** ****priority 5****)**
**26Q Quadrupole Requisition** **(production measurement**** ****priority 1****)**
- Magnet measurement seven good magnets (three shimmed)
- One magnet with high multipole component must have poles realigned.

## Ring Magnets

**30Q Quadrupole Requisition ****(1****st**** article measurement 30Q44 underway)**
- Shipment #1 in house
- Shipment #2 in house
- Shipment #3 in house, inspection
- Shipment #4 in house, inspection
- Shipment #5 on a truck
**21S26 High Field Sextupole ****(production measurements ****priority 2****)**
- Production, 6 in house and accepted.
- One shorted magnet returned to Alpha for repair?
**26S26 High Field Sextupole **
- 1st article approved 5/15/03 – In production.
**27CDM30 Corrector **All Magnets in house

## Ring Magnets

**21CO26 Corrector – **8 at ORNL – one spare at BNL
**21CS26 Corrector – **ALL 9 in house** **
- Production Measurement complete.
**41CDM30 Corrector (production measurements ****priority 4****)**
- #5 failed high pot – to be returned.
- ?? How many in house.
**36CDM30 Corrector** **(production measurements ****priority 3****)**
- 9 in house

## Special Injection Magnets

- Injection Vacuum Chambers
- In the shops – delivery date?
- Injection Septum Magnet - magnet measurements in 902.
**SDMS vacuum chamber by August 30, 2003 – inspection report ok’d**
- Injection Dump Septum Magnet and Chicane Magnets #2, #3
- Injection Magnet #1 	**Alpha Magnetics delivery date ??**
- Thin Foil Mechanism – D. Gassner motor control design.
- Spare Unit Parts shops RFQ underway
- Thick (Injection Dump) foil fabrication underway
- Injection Magnet #4 – Z Bumps IV in the works OK?
**Return to NETC**
- Magnet Stands – In fabrication
- Injection Kicker Magnets
- Production Assembly #2 long pair complete, #1 short magnet pair complete.
- Shipping container magnet.
- Ceramic Chamber Coating Continuing

## Magnet Measurement Schedule

**First Articles**
- 26S26 – Done
- 30Q44 – Done** **
- 30Q58 – Done, **high multipole component!**
- Chicane #2
- Chicane #3
- Chicane #4
- Chicane #1
- Chicane #2 and #3 together
- Injection septum
- Dump septum
- 36Q85
- 36CDR30
- Lambertson Magnet
**Production Measurements**
- 	_LARGE APERTURE COIL__	__	__SMALL APERTURE COIL_
- 41CDM30 – 2 Done
- 26Q40 – 7 Done, one being realigned.
** ****	****	****	****	****21S26**
**36CDM30 – underway**
** ****	****	****	****	****26S26**
**30Q58 **
- 30Q44
**  ****	****	****	****	**21Q40 – RTBT magnets for ORNL
- 41CDM30

## Special Extraction And RTBT Magnets

- Extraction Kicker Magnets
- Ferrite Order Complete
- All drawings approved
- Shops RFQ for downstream kicker assembly?
- Lambertson Magnet
- Drawing tolerance review this week.
- ORNL Design Review.
- 36Q85 - Fifth production coil winding complete
- 36CDR30 – First Two Coils Wound

## Collimators - HEBT

**Friday 11:00 Weekly Meeting in the EAG Conference Room**
- HEBT Collimator Beam Line Stand - **RFQ approved**
- HEBT collimators at ORNL
- HEBT Strippers 919B ready for assembly.
- HEBT Momentum Collimator						 shielding contract with Oak 						  Ridge Machine Shop
- HEBT Momentum Collimator 					         	**Shops RFQ**.
- Remaining Work:
- 	Assemble and drive HEBT Strippers

## Collimators - Ring 

**Friday 11:00 Weekly Meeting in the EAG Conference Room**
- Procurement STATUS SDMS – **ring 1 (primary) collimator ordered**
**Ring Primary Collimator Drawings approved****.**** **
**Change orders for ring 2 and 3**
- Ring Moveable Scraper Fabrication Shop order 1072
**Moveable and Primary Shielding Layout must be revised for remote clamp.**
- Remaining Work:
- 	Primary/Moveable Collimator Stand and Shielding, Assemble and drive moveable scrapers, Ring 1 and 2 shielding order

## Collimators - RTBT

**Friday 11:00 Weekly Meeting in the EAG Conference Room**
- RTBT #1 shipped August 14, 2003.
- New RTBT #2 top lifting plate change order.
- Remaining Work:
- 	RTBT 1 and 2 shielding, stands, and jacks.