# Presentation: 276426

## AURA Mission Operations Working Group EMOS & IST Status & Information October 27, 2008Pat JohnsonNelson CasianoStu Frye

## 
EMOS Status
IST Status
Analysis IST Replacement
FOT CCR and EMOS DR Access (MIITS)
Instrument DRs and CCRs
Q&A

**EMOS Status**
**IST Status**
**Analysis IST Replacement**
**FOT CCR and EMOS DR Access (MIITS)**
**Instrument DRs and CCRs**
**Q&A**

**Agenda**

**Notes:**
There are the topics I’ll cover.

## EMOS Status

**Completed**
**EMOS Cabletron switches replacement completed by April 11, 2008**
**Aura Online & Analysis Build 16 software delivery to the Support LAN by Oct. 2**
- Includes Leap Second configuration file update, security updates, and Derived mnemonic updates
**Aura Online & Analysis B16 delivery to the Ops LAN by Oct. 23**
**MMS Resource Model Hardware Upgrade to be performed in early Oct. 2008 **
**Future EMOS work:**
**MMS Raid Replacement is planned to start Dec. 2008 or Jan. 2009**
**	****- **MMS downtimes will be announced several days in advance** **of the work
**Aura Online build 17 with PDB; delivery to EOC is planned for March/April 2009**
**MMS System Engineers: Stuart Frye and Dave Bykowski replaced Mike Andrews**
**For MMS problems during EOC working hours, please contact the EOC Helpdesk first. They may forward you to the system engineer directly.  This enables us to keep a record of the problems and properly document the resolution.  In case of an emergency, contact Angie and Stuart directly.**

## IST Status

**IST EOC DMZ**** **
**Completed**
**	****Sent replacement KeyFOBs before August 2008 for all DMZ IST users**
**Please provide to Pat Johnson the old expired KeyFOBs or mail back to GSFC**
**	****ESMO To Do List **
- Update and clean up EOC DMZ firewall rules - possible downtime of 30 minutes will be announced
- Security Updates (OS patches, COTS updates) - possible downtime of 1 hour will be announced
- Replace RSA servers - any downtime will be announced a day or two in advance
- Implement final ‘remote from anywhere’ user access method in 2009

## Analysis IST Replacement

**New Analysis System - Integrated Trending and Plotting System (ITPS) is being designed to replace the old Analysis system and Analysis IST interface**
**ITPS will provide remote user WEB interface to the ITPS system at the EOC DMZ**
**ITPS will have all mission data from launch on the system**
**Requirements are being reviewed now for start of Development**
**Spring 2009 - Will perform testing to determine if remote users can use the MMS user PC to access the new ITPS Analysis system at the EOC DMZ**
- May need to replace old Analysis Sun computer with new PC computer (we hope not)
- Will depend on testing results using MMS user PC web services and users will be kept informed
- Users will be able to excess/remove the old Analysis Sun computer after transition to ITPS
- EMOS will provide user instructions on how to access and use the new system
**The new system will provide plots and reports similar to the old Analysis system**
**Those users needing DMF files will continue to get DMF files**
**Summer 2009 - Aura Release deployed for Ops Testing**
**Late Summer/early Fall 2009 - Parallel testing with all users**
**Fall 2009 - ORR if all goes well**

## FOT CCR and EMOS DR (MIITS) Access

**MIITS Updates**
**The FOT CCR access for IOTs is being redesigned to allow Users for an instrument to see all CCRs for that instrument - not just the CCRs the User owns**
- Users will be notified when this effort is ready for testing and promotion to Ops
- Upgrades are being tested now on the development MIITS server
**VPN access by remote users is to be implemented later this year or early next year**
- Users will be notified in advance and procedures will be provided
- Any downtime to users will be announced when the VPN is implemented
- IOTs and remote users are to use their DMZ KeyFOB tokens to access MIITS - FOT CCRs, EMOS DRs, Spacecraft DRs

## Instrument DRs and CCRs

** **

| Instrument | DR/CCR | Title/Short Description | Date Received | Date Resolved | Current Status | Comments |
| --- | --- | --- | --- | --- | --- | --- |
| HIRDLS | Aura_ccr_0477 | HIR_STATUS_TLM.hdp  (new page) for activation and anomaly checkout | 1/24/2005 |  | Received | Completed? |
|  | Aura_ccr_1134
Aura_ccr_1178
Aura_ccr-1471 | Aura HIRDLS_OpsAgrmt_062504
HIRDLS Ops Agreement
HIRDLS Operations Agreement | 10/26/2007
1/30/2008
10/20/2008 | 10/26/2007
1/30/2008
10/22/2008 | Verified
Verified
Hold | Completed?
Completed?
 |
| MLS | DR EMOS00158 | MLS Alarm SETUP proc needs updating to instruct the OC to wait for valid telemetry prior to execute | 7/19/2004 |  | Open | Last checked March 2008  - may be overcome by SOP? |
|  | DR EMOS00012 | IST Remote Desktop data not updating correctly when disconnect from VPN but leave 
Online session up | 10/27/2006 |  | Open/ Analyzed | Condition is better – Last checked March 2008 |
|  | DR EMOS00013 | IST Remote Desktop Disconnects 1 to 3 times a day, work data is lost | 10/27/2006 |  | Open/ Analyzed | Condition is better –Last checked March 2008 |
|  | DR EMOS02833  | Plot traces stop updating while logged into the edoist servers | 4/17/2007 |  | Open | Still being seen? |
|  | Aura_ccr-1005 | MLS_MPR_LOAD.prc | 3/29/2007 | 7/20/2007 | Identified | Verified by Joe Purcell, change to Completed |
|  | Aura-ccr-0639 | MLS laser H-Mixer and V-mixer Persistency counter changes | 9/13/2005 | 9/15/2005 | Implemented | Completed? |
|  | Aura_ccr_1135
Aura_ccr_1179
Aura_ccr_1472 | Aura_MLS_Ops_Agreement_060104
MLS Operations Agreement
MLS Operations Agreement | 10/26/2007
1/30/2008
10/20/2008 | 10/26/2007
1/30/2008
10/22/2008 | Verified
Verified
Hold | Completed?
Completed? |

## Instrument DRs and CCRs

** **

| 
OMI | 
DR EMOS00118 | 
OMI MCL DOY 238 Failed to Activate Utility SCSs due to operator error | 
8/25/2004 | 
5/28/2008 | 
Open/Accept Analysis | Recommend closure by FOT/Jason Hendrickson |
| --- | --- | --- | --- | --- | --- | --- |
|  | DR EMOS02894 | OMI WLS Voltage Mnemonic Red Alarms when new limits are in effect | 2/26/2008 |  | Open against Online |  |
|  | aura_ccr_0444 | Change OMI SB-A Limits | 1/12/2005 | 5/31/2005 7/6/2007 | Implemented | Completed? |
|  | Aura_ccr_1136
Aura_ccr_1180
Aura_ccr_1473 | Aura_OMIS_Ops_Agreement_060104
OMI Operations Agreement
OMI Operations Agreement | 10/26/2007
1/30/2008
10/20/2008 | 10/26/2007
1/30/2008
10/22/2008 | Verified
Verified
Hold | Completed?
Completed? |
| TES | Aura_ccr_0453 | TES_LIMB_8_SCANS_6X.2  | 1/3/2005 |  | Identified | Completed? |
|  | Aura_ccr_0492 | TES filter wheel actuator Driver Limit Change | 2/8/2005 | 5/18/2005 | Implemented | Completed? |
|  | Aura_ccr_0542 aura_ccr_0543 aura_ccr_0544 | TES_PNNL_CAL.2, TES_PNNL_MEAS_RUNCNT.1 TES_PNNL_MEAS.1 | 4/6/2008 |  | Identified | Completed?  |
|  | Aura_ccr_0653 | Mnemonic addition to TES out of limit report | 10/11/2005 |  | Identified | Completed? |
|  | Aura-ccr-0693 | TES_ICS_QUICK_PERT_325.3 | 12/15/2005 |  |  Identified | Completed? |
|  | Aura_ccr-1038 | TES_SO_STEP_STARE_165.1 | 5/14/2007 |  | Received | Completed? |
|  | Aura_ccr_1137
Aura_ccr_1181
Aura_ccr_1474 | Aura_TES_Ops_Agrmt_021805
TS Operations Agreement
TES Operations Agreement | 10/26/2007
1/30/2008
10/20/2008 | 3/20/2008
1/30/2008
10/22/2008 | Verified
Verified
Hold | Completed?
Completed? |

| Instrument | DR/CCR | Title/Short Description | Date Received | Date Resolved | Current Status | Comments |
| --- | --- | --- | --- | --- | --- | --- |

## Q & A

- 