# Presentation: 571725

## Run IIA Alignment

- Ray Stefanski
- January 21, 2004

- Tevatron Alignment (1.3.4.8)

## Tevatron Alignment Task Force

- Tevatron Alignment (1.3.4.8)

## Goals for the shutdown

- Reviewed by Garbincius Committee

- Tevatron Alignment (1.3.4.8)

## Summary of WBS 1.3.4.8

- WBS 1.3.4.8.1 Orbit/Aperture Optimization   	G. Annala     $0
- WBS 1.3.4.8.2 TeV On-line Level System	J. Volk          $180K  Contingency =  $100K
- WBS 1.3.4.8.3 Magnet Alignment		 R. Stefanski $100K  Contingency =  $60K
- WBS 1.3.4.8.4 SC coil realignment/smart bolts  	 D. Harding   $0

- Goals – Configuration Management; Keep Tev Magnets aligned; Keep correctors not saturated.
- Status/Plans
- 	10 tilt meters report on-line
- 	26 HLS in B-sector in ’03, ring wide in 2004.
- 	Upgrade survey system to TevNet  (Reviewed recommended.)
- 	Fixed Smart Bolts to limit coupling (Review recommended.)
- 	Much Progress on Unrolls and re-aligns.
- Limited by Analysis Resources.
- Linked to TeV Task Force.
- Depends a great deal on PPD and TD for people and support.
- Requires access to the Tevatron tunnel.

- Tevatron Alignment (1.3.4.8)

## Additional Work done during this Period

-  Vertical Alignment of LBQ at CDF
-  Horizontal Alignment of LBQ at D0
-  Alignment of Lambertson Magnets at F0
-  Alignment of Kicker Magnet at A0

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.3 Magnet Alignment$100K + contingency. (Done.)

- WBS 1.3.4.8.3 Magnet Alignment$100K + contingency. (Done.)

- To bring the network into tunnel, we need to:
- Modify air vents top side.
- Build towers over the air ducts/risers.

- This also needs deep rod system installed on site.

- HVAC: Potential Site Riser

- $50,000;  19.3 crew-weeks.

- Tevatron Alignment (1.3.4.8)

## Tower installtion for the TevNet Measurements

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.3 Magnet Alignment$100K + contingency. TevNet28,013 data points1,737 stations

- WBS 1.3.4.8.3 Magnet Alignment$100K + contingency. TevNet28,013 data points1,737 stations

- Tevatron Alignment (1.3.4.8)

## Where to from here?

**The total error budget also included measuring the magnetic center of the elements, setting the reference lugs on the outside wrt the magnetic center, and the error on analyzing and installing the monument system.  **
**We will shoot for nothing less 20 years later, especially since TevNet is supposed to give us better information about the monument system.**
**Craig Moore**

- Tevatron Alignment (1.3.4.8)

## Mike Syphers, Oct 2002

- Tevatron Alignment (1.3.4.8)

## Correction in Rolls 

- Correction in Rolls

- Before

- After

- Tevatron Alignment (1.3.4.8)

## Where the Changes took Place

- Tevatron Alignment (1.3.4.8)

## Latest Rolls

- Tevatron Alignment (1.3.4.8)

## Vertical Corrector Settings

- Tevatron Alignment (1.3.4.8)

## Horizontal Corrector Settings

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.3 Magnet Alignment Roll and Position Corrections

- The table gives the distribution
- of rolls among the 16 houses
- In the Tevatron before the
- shutdown.
- These measurements were
- redone at the start of the
- Shutdown. CDF and D0
- Experimenters did these
- measurements. We then
- Made corrections to as many
- Magnets as we could, given
- Other constraints on resources
- During the shutdown.

- Many elevations and horizontal
- offsets were also be corrected,
- During the shutdown. However,
- data from the TevNet installation
- will not be available until the
- alalysis is done, perhaps before
- the Lehman review.
- 108 magnets had significant
- Realignment in this period.

- WBS 1.3.4.8.3 Magnet Alignment Roll and Position Corrections

- Tevatron Alignment (1.3.4.8)

## Latest Rolls

- Tevatron Alignment (1.3.4.8)

## Horizontal Offsets - Before

- Tevatron Alignment (1.3.4.8)

## Horizontal Offsets - After

- Tevatron Alignment (1.3.4.8)

## Elevations Before

- Tevatron Alignment (1.3.4.8)

## Elevations After

**Y=40.5485*COS((Z-5953)/1000****)**

- Tevatron Alignment (1.3.4.8)

## CDF LBQ corrections

- Tevatron Alignment (1.3.4.8)

## D0 LBQ Corrections

- Tevatron Alignment (1.3.4.8)

## Installation of F0 Lambertson Liner

**In the process of reassembly a mismatch or misalignment of about 6mm (0.25 inch) was discovered between the Tevatron and Main Injector. Given the size of the beam pipe, the aperture of the magnets and that the history of successful beam transport in this part of the Tevatron, no attempt was made to correct this misalignment during the summer shutdown. More work will be needed to understand the source of the misalignment, further beam studies will be done, with the goal of correcting this problem during the next shutdown. **

- Tevatron Alignment (1.3.4.8)

## Pbar Kicker misalignment

- All five kickers were mounted on a bedplate that was designed to move during the change from 800 GeV fixed target to colliding beam operations. Adjacent and to the radial inside were the bedplates for the fixed target extraction Lambertsons. Both systems were designed for easy movement during change over between these two running modes.

- It appears that sometime between March 2001 and October 2003 the bedplates for the Lambertsons were pushed into the bedplate for the kickers causing the offset.

- Tevatron Alignment (1.3.4.8)

## Magnet Stand Replacement

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.2 TeV Level System

- Hans Jostlein’s measurements with tilt meters at D0, 1990

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.2 TeV Level System

- Tilt Monitors located in the Tev
- tunnel indicate that long term
- changes do occur. Discrete short
- term motion can also be seen.

- Roll of about 0.15 mrad in 2 months
- In B1

- Roll of about 0.14 mrad in 2 months
- In E3.

- Level changes of about 6 microns
- occur between stores, and long term
- drift of 10 microns in one week.

- Tevatron Alignment (1.3.4.8)

## Tilt Monitor Data Detectors

- Tevatron Alignment (1.3.4.8)

## Tilt Monitors at B0

- Tevatron Alignment (1.3.4.8)

## HLS Monitors in B-Sector

- Tevatron Alignment (1.3.4.8)

## Example of a magnet quench

- HLS response in B-
- Sector

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.4 Smart Bolts

- Tev Magnet cross section

- Tevatron Alignment (1.3.4.8)

## WBS 1.3.4.8.4 Smart Bolts

**106 dipole magnets near the low beta regions were modified for cryostat movement.  By concentrating on the magnets that have no nearby skew-quad correctors, the coupling can be reduced by 75 %. Virtually all dipoles were measured in the Tevatron to establish a baseline: to detect future movement if it occurs. Some dipoles show**
**unusual behavior, as if the anchor bolt is broken.**

**WBS 1.3.4.8.4 Smart Bolts**

**Suspicious magnets are being studied to develop an understanding of this phenomenon.**

- Tevatron Alignment (1.3.4.8)

## Summary from Mike Syphers

- since the shutdown due to lack of proper study time.  The circuits were generally brought up with the same currents used before the shutdown, and then adjusted empirically to be able to bring the two tunes together.  We can probably do a better job at this
- With a little dedicated study time.  Thus, only a few general comments can be made:  1)  The currents used in the skew quad circuits are lower than they were.  The main circuit is lower by about the expected amount.  2)  The auxiliary circuits, SQA0 in particular, have not been optimized in any systematic way  3)  The vertical dispersion is slightly smaller, but this is present predominately due to the SQA0 quads  4)  Study time is required to further optimize the system.

- Tevatron Alignment (1.3.4.8)

## Database and Beam Sheets

- The only correct way to put the position of a magnet into a database is to use absolute global coordinates. The reference trajectory changes often, so measurements relative to local coordinates would be difficult to maintain. (The reference orbit has changed five times since the summer shutdown.) However, beam diagnostic and design software operate in local coordinates. (Magnet roll plus vertical and horizontal offset relative to a reference orbit.) For survey measurements to be useful for machine studies, an absolute definition of a beam trajectory must be made.

- Tevatron Alignment (1.3.4.8)

## Work Plan for 2004 Shutdown

-   **Align the Tevatron**
** ****Eliminate rolls**
** ****Fix Murphy Line if Needed.**
** ****Identify and Implement Optimized Elevations**
**  ****Replace More Magnet Stands**
** ****Spool Stands, especially Bartelson Quads**
** ****Replace Quadrupole Stands**
** ****Replace more Dipole Stands**
** ****Complete Installation of Motion Detectors**
** ****Verify that data is useful!**
** ****Choose HLS system, Complete the ring**
** ****Implement Electronic Database**
** ****Possible Work Needed for Dipoles with Broken Anchors**
**Develop Better Understanding of Long Straights.**

- Tevatron Alignment (1.3.4.8)

## Summary

- We feel that much has been accomplished, but much more remains to be done.

- Tevatron Alignment (1.3.4.8)