# Presentation: 300813

## Maryland CVISN Program PlanTable of Contents

- Maryland CVISN Program Plan**Table of Contents**

*Table of Contents*

-   1	Executive Summary
-   2	Introduction
-   3	Program Objectives & Project Descriptions
-   4	Program Requirements and Design
-   5	Program Work Breakdown Structure
-   6	Organization Structure
-   7	Work Assignments
-   8	Procurement Strategy
-   9	Program Processes
** ****10****	****Phases and Critical Milestones**
-  11	Funding Resources and Program Budget
-  12	Products
-  13	Program Issues to be Resolved
-   Appendix A:  Point of Contact List
-   Appendix B:  CVISN Acronyms & Program Definitions
-   Appendix C:  COACH Part 2 Checklist

- 10.1  Program Phase Chart
- 10.2  Major Program Milestones
- 10.3  Project Build Charts

**This chapter of the plan presents Maryland’s Phase Plan and Critical Milestones for the CVISN Program.  Current Build Charts are included for the state’s three CVISN projects.   **

## 10.1  MD Program Phase Chart - History

- 1996

- 1997

- J  F  M  A  M  J  J  A  S  O  N  D

- J  F M  A  M  J  J  A  S  O  N  D

- MD Phase 1

- MD Phase 2

- 1998

- J  F M A

***Phase 1***
- Define System Architecture
- Establish Baseline Project Plan
- MD Inter-agency Team established
- MD CVISN Objectives established
- Carrier selection for participation
- Industry Day
- CVISN Demonstrations : Showcase 1
- Carrier Automated Transactions
- ASPEN
- Roadside Electronic Screening
- Deployment of ASPEN Systems
- Web site Established

- MD Phase 3

***Phase 2***
- Identify near-term computing & communications approaches to providing for remote access to MD CVIEW
- Determine fixed site or mobile site - evaluate alternatives
- Demonstrate the technology for electronic (Internet) access to selected MD State registration forms
- Deliver preliminary version of credentialing software (phase 0)

***Phase 3***
- Provide remote electronic IRP & IFTA application/filing to a test group of carriers; provide selected application/tax forms for all carriers with internet access
- Test the delivery of safety data to both mobile enforcement vehicles and fixed roadside inspection stations via SAFER and MD’s CVIEW
- Support CVIEW on WAN
- APL ROVER at West Friendship
- Procure initial equipment & commercial software for the West Friendship site
- Conduct operational testing of roadside electronic screening with selected carriers
- Test state interfaces to IRP Clearinghouse
- Develop effective MD Motor Carrier Program Strategic Plan
- Internet CAT supports submission of IRP forms
- Electronic delivery of IRP temporary authority
- Requirements analysis for credentials
- Credentialing Interface design

*10.1  Program Phase Chart*

** **

- 1998

- J   F   M   A   M   J  J   A   S   O  N   D

- MD Phase 4

***Phase 4***
- Requirements for Intrastate, titling & registration
- Requirements for OS/OW
- End-to-end IFTA processing
- Interface with IFTA Clearinghouse
- Morgan State Internet submission & print
- MD Equipment for roadside electronic screening at 1 fixed site (West Friendship), ramp WIM, CVIEW Interfaces
- CVIEW expands to include : carrier credential, and vehicle safety & credentials data
- Baseline Functional requirements and Interface Specification for Roadside Electronic Screening

*10.1  Program Phase Chart*

- 10.1  MD Program Phase Chart - History

- 1997

- J   F  M   A  M  J   J   A  S  O  N  D

- MD Phase 3

***Phase 3***
- Provide remote electronic IRP & IFTA application/filing to a test group of carriers; provide selected application/tax forms for all carriers with internet access
- Test the delivery of safety data to both mobile enforcement vehicles and fixed roadside inspection stations via SAFER and MD’s CVIEW
- Support CVIEW on WAN
- APL ROVER at West Friendship
- Procure initial equipment & commercial software for the West Friendship site
- Conduct operational testing of roadside electronic screening with selected carriers
- Test state interfaces to IRP Clearinghouse
- Develop effective MD Motor Carrier Program Strategic Plan
- Internet CAT supports submission of IRP forms
- Electronic delivery of IRP temporary authority
- Requirements analysis for credentials
- Credentialing Interface design

## 10.1  Current MD Program Phase Chart

## 10.2  Major Program Milestones

*10.2 Major Project Milestones*

- * Contractual Deliverable

- Done         On-Schedule           Minor Problem          Major Problem

- Nov 98	*(Jul 98)* First safety information exchange pairwise interface interoperability test execution
- Feb 99	*(Jun 98)* First credentials administration pairwise interface interoperability test execution
- Feb 99 	*(Feb 99)* Safety Scenario Demonstration - Industry Day
- Nov 99	*(Sep 99)* Initial Perryville E-Screening Capability
- Nov 99	*(Nov 99)* Revised MD Top-Level Design Description
- Jan 00	(Nov 99) Revised MD Program Plan

- Jan 00	MD CVISN Prototype complete; transition e-credentialing and safety info exchange projects to agency budgets
- Mar 00	*(Dec 99)* Perryville E-screening Build 2 complete
- Jun 00	MD CVISN Level 1 Complete
- Jul 00	Perryville E-screening Build 3 complete
- Nov 00	Perryville E-screening Build 4 complete

*(Original Date)*

## 10.3  Project Build Charts

*10.2 Major Project Milestones*

- The following charts present the build plans for Maryland’s three CVISN projects:
-   Safety Information Exchange
-   Electronic Screening
-   Credentials Administration
- Build charts for each project are updated monthly and maintained in status reports by the project managers.
- The Guide to Program and Project Planning defines a process for using system builds and project versions.  MD has used an incremental approach for project development as recommended, but that approach is not as completely structured as defined in the guide.

- Currently, the status of the Safety Information Exchange project is reflected in the version  chart for the CVIEW System.
- The Perryville Electronic Screening Build Chart provides the status of the Electronic Screening Project.
- The MD Credentials Administration Project has been restructured and accurate build and version charts do not exist for that project.**  **

## 10.3  CVIEW System Version Chart

*10.2 Major Project Milestones*

## 10.3  Perryville Southbound Electronic Screening Build Chart

*10.2 Major Project Milestones*