# Presentation: 531430

## Integration, Testing and Execution of Atmosphere Algorithms

- 				Rich Hucek
- 				July 14, 2004

## MODIS Atmosphere Collection 5Data Production Schedule

- Start Terra Production:  	11/26/04
- End Terra Production:		05/28/05
- Start Aqua Production:	04/04/05
- End Aqua Production:		07/05/05

## Slide 3

## Status of Algorithms

-                    	             Delivery            Integration                                                           Algorithms	          Status (Y/N)            Status
**PGE03**                                                 Y                           in progress
*Cloud Mask & Profiles *
*w/L1B Destriping*
**PGE04**
*Aerosol & Near IR Water Vapor*                 Y                            complete
**PGE06**
*Cloud Product w/L1B Destriping*                N
**PGE83**
*Level 2 Joint Product*                          Y                            in queue

## Status of Algorithms (continued)

-                    	             Delivery            Integration                                                           Algorithms	          Status (Y/N)            Status
**PGE’s 85/55/81**                                   Y                        complete
*Clear Sky Radiance Products*
*Level 2 Granule, Daily &*
*Daily 8-day Composite*
**PGE’s 69/56/70/57**                              N
*Level 3 Tile, Daily, 8-day &*
*Monthly*

## Integration and Test ScheduleTerra

- Task Name                                                               Completion Date
**First Code and Test Cycle** (atmos only; using Col 4 L1B)
-      Code Delivery                                                                        June  15, 2004
-      Integration                                                                              July  16,  2004
-      Test/Develop                                                                          Sept  01, 2004
**Second Code and Test Cycle** (atmos & land; Col 5 L1B)
-      Code Delivery                                                                        Sept  02, 2004
-      Integration                                                                              Oct   01, 2004
-      Test/Develop                                                                          Nov  08, 2004
**Patch Code and Test Cycle** (atmos only)
-      Code delivery                                                                         Nov  09, 2004
-      Integration and Patch Test                                                     Nov  25, 2004
**Final Review**                                                                              Nov  26, 2004

## Integration and Test ScheduleAqua

- Task Name                                                                Completion Date
**First Code and Test Cycle** (atmos only; use Col 4 L1B)
-      Code Delivery                                                                        Dec  15,  2004
-      Integration/Test/Develop                                                       Feb   01,  2005
**Second Code and Test Cycle** (atmos & land; use Col 5 L1B)
-      Code Delivery                                                                         Feb  02, 2004
-      Integration/Test/Develop 	                             	Apr   08, 2004
**Patch Code and Test Cycle** (atmos only)
-      Code delivery                                                                          Apr  09, 2004
-      Integration and Patch Test                                                      Apr  25, 2004
**Final Review**                                                                               Apr  26, 2004

## Atmosphere Collection 5Science Test Dataset

- Terra
- Sixteen complete MODIS days chosen from year 2001 except  day 2000337
- All 12 months represented
- Four days representing 2 distinct aerosol outbreaks
- Aqua
- Like Terra but 16 days chosen primarily from year 2003
- Two days of smoke events
- Two days of dust