# Presentation: 384548

## High Field Magnet programs in Europe

**HFM activities in Europe**
**NED program : ending**
**NED 1.5 Short Model Coil : ongoing **
**CERN HFM program : to start Jan 2008**
**European FP7, Integrated Activities, Joint Research Activity, HFM : Preparing for proposal**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED

**NED is a Joint Research Activity (JRA) of the Coordinated Accelerator Research in Europe (CARE) project, funded under the auspices of EU- FP6 Research Infrastructures. Launched in January 2004; most tasks were completed by June 2007; total budget of ~2 M€ and an EU grant of 979 k€.**
**Three technical Work Packages (WP) are still active  **
**WP 2:  Thermal Studies and Quench Protection (TSQP),       **
**WP 3:  Conductor Development (CD),       **
**WP 4:  Insulation Development and Implementation (IDI),**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED: Insulation and Thermal Studies

**Insulation development**
**CCRC/RAL has identified a polyimide sized glass fibre tape that is able to sustain the required Nb****3****Sn heat treatment without degradation**
**CEA is pursuing the development of ceramic He-porous insulation. Encouraging results were obtained for the thermal qualities, more work is needed on the mechanical properties**
**Thermal Studies**
**A He-II double bath cryostat was built and is  operational since end 2006 (Univ. of Worclaw and CEA)**
**Heat transfer measurements on cable stacks and insulation samples are ongoing at CEA**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED: Conductor Development (1)

**The Conductor Development Work Package is the core of NED( ~70% of the EU-allocated funding) and it includes three main Tasks**
**wire development (two industrial contracts under CERN supervision: Alstom/MSA, Fr and SMI, NL/D)**
**wire characterization (CEA, INFN-Ge, INFN-Mi, and TEU)**
**cabling studies (CERN and INFN-Mi)**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED: Conductor Development: SMI

**Cabling test done at LBNL end of June 2007 with  the SMI strand.**
**Strand before cabling:**** **
**288 ****filaments**** (~ 50 μm****) **
**D****strand**** = ****1.257 mm, ****Cu/non-Cu****  ratio of ****1.22**
** ****I****c****=1397 A @ 12 T, 4.2 K (~ ****15 %**** below spec.), ****n=80****,          **
**	****J****c****~ 2500 A/mm****2     ****RRR ~ 80**
**5 cable sections were manufactured varying the cable compaction by changing mainly the mid-thickness of the cable. Each cable section has a length of ~2 m.**
**All sections were characterized by metallographic examination and a first series of critical current measurements was performed by CERN on extracted strands.**
**The first results on cabled strands indicate a ****reasonable degradation between 4 and 8%,**** which is already a very good result.**
**The green light was given to SMI-EAS to start the total strand production (12,7 km) (end Febr. 2008)**
**The cabling will be done under CERN’s responsibility (either at LBNL or at CERN).**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED: Conductor Development: Alstom

**Has produced strands up to 2100 A/mm****2**
**New strands expected in November.  Expected Jc ~ ****2500 A/mm****2**
**Production of strands expected by mid 2008**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## NED 1.5 Short Model Coil

**CCLRC-RAL, CERN and CEA have started a program extension (NED phase 1.5 ) on Short Model Coils**
**SMC program aim is to test cable in a coil without the complications of a Cos******** geometry and to get experience with coil fabrication **
**	****(420 mm x 190 mm x  10 mm,   peak field 13 T)**
**First model manufacturing to start in spring 2008**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## CERN High field magnet program

**CERN is starting a High Field Magnet R&D activity**
**Aim: prepare for LHC interaction region upgrade to increase luminosity**** ****and possible longer term programs**
**Using Nb****3****Sn technology**
**Complementary to existing programs (NED, LARP, Japan)**
**Avoid effort duplication**
**Get CERN up to date in the HFM technologies**
**Timescale****:**
**Part of the ‘white paper’ package approved by the CERN council in June 2007**
**To run in 2008-2011**
**In autumn 2007 a budget will be attributed**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## R&D on Nb3Sn: magnets needed

**New magnets are needed for the LHC phase 2 upgrade in about 10 years**
**Quadrupoles for the low-beta insertions**
**Corrector magnets for the low-beta insertions **
**and possibly**
**Dogleg dipoles for the cleaning insertions**
**Q6 for cleaning insertions**
**10 m dipoles for the dispersion suppressors**
**Early separation dipole (D0)**
**New magnet types needed for a neutrino factory**
**Open midplane dipole for a muon decay ring **
**Open midplane dipole for a beta beam decay ring**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## Summary: requirements

**Common points:**
**All magnets need radiation hardness, good heat removal and a large temperature margin**
**and**
**The Low-beta quad, dispersion suppressor dipole and early separation dipole need the Nb****3****Sn high Jc at 12 T**

**Also for Phase I**

**Phase II**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## R&D Chapters (HFM-CERN)

**Conductor **
- Develop the conductor and the cable (in continuation of NED)
**Enabling technologies**
- Study the possible coil types for the dipoles, quadrupoles etc.
- Study mechanical magnet structures
- Develop porous insulator including the coil gluing
- Develop radiation resistant impregnation
- Study thermal properties and radiation resistance of components and coils
- Build model racetrack coils
- Prospect HTS possibilities
**Model magnet**
- Design build and tests 1 m models (dipole, quad and corrector)
**Prototype magnet**
- Design build and test 4  m prototype (dipole or quad)

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## Conductor Work Packages

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## Enabling Technologies Work Packages

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## Model Magnet Work Packages

- LHC Magnets Project               G. de Rijk

- 18 December 2002

##  Prototype Magnet Work Packages

- LHC Magnets Project               G. de Rijk

- 18 December 2002

##  Budget

**Total program (4y) of:**
**20.5 MCHF material budget**
**75.5 FTE personnel budget**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

**-Conductor**

**-Technology**

**-Models**

**-Prototype**

**2008**

**2009**

**2010**

**2011**

**Time Planning**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## FP7-IA-HFM

**Coordinated by ESGARD**
**In the “High Intensity High Energy Proton Beam” activity (Activity leader: Roland Garoby)**
**Joint Research Activity**
**11 European partners**
**CERN**
**CEA-Saclay**
**CIEMAT**
**CNRS-Genoble**
**FZ Karlsruhe**
**INFN Milano LASA**
**STFC-RAL**
**Tampere University of Technology**
**Twente University**
**UNIGE**
**Wroclaw University of Technology**

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## FP7-IA-HFM

- LHC Magnets Project               G. de Rijk

- 18 December 2002

## Next steps

**White paper HFM program**
**Waiting for budget allocation and program comments by the DG**
**Formulate definitive HFM program **
**Selection of WP leaders **
**Form collaborations with other institutes (eg CEA, CIEMAT, INFN, STFC-RAL, UNIGE, Twente, Wroclaw, etc...) **
**Define (hardware) collaboration with LARP**
**Start work on 1/1/2008**
**FP7-IA-HFM**
**Preparative negotiations until end of year ( ESGARD, DG, DL, GLs, activity leaders, potential partners) to get a program proposal**
**Write WPs for the FP7-IA submission (Febr. 08)**
**Wait for EU approval (mid 2008)**
**FP7-IA negotiation phase **
**FP7-IA contract signature ( 2nd part 2008)**
**Start work in 2009 (mid 2009 ?) **

- LHC Magnets Project               G. de Rijk

- 18 December 2002