# Presentation: 614800

## The Nosecone CalorimeterPeople, Management, Funding, Schedule

- The Nosecone CalorimeterPeople, Management, Funding, Schedule

- R. Seto
- Yonsei University
- Seoul, Korea
- Nov. 16, 2005

## schedule

- November 16th (Wednesday)
- 10:30 - 11:00  I.H. Park (Ewha) : Status of Silicon Fabrication in Korea
- 11:00 - 11:30  S.W. Nam (Ewha) : CREAM Silicon Detector
- 11:30 - 13:00  Lunch
- 13:00 - 13:30  R.K. Seto (UCR) : Introduction and Physics Motivation
- 13:30 - 14:15  E. Kistenev (BNL) : Design of the NCC
- 14:15 - 14:45  RKS/EK (UCR/BNL) : Performance
- 14:45 - 15:00  Coffee Break
- 15:00 - 15:30  E. Kristenv (BNL) : R and D Progress
- 15:30 - 15:45  R.K. Seto (UCR) : Money, Schedule etc
- 15:45 - 16:00  J.H. Kang (Yonsei) : Manpower and Funding in Korea
- 16:00 - 17:00  Tasks ahead (EK/RKS) and Discussion
- 17:00 - 19:00  Dinner
- November 17th (Thursday) – Visit SENS and ERTI

## Collaboration

- USA
- BNL:lab
- Physics (Management, Design, Integration, engineering etc)
- Chemistry (DAQ, electronics)
- Instrumentation (engineering, Gamma/pi0 design, front end chip)
- UCR (Simulations, management, software)
- ISU (Trigger, Simulations)
- UIUC (Simulations, Physics ideas)
- Nevis (chi – FEE readout)
- Korea (Si- pads/gammapi0)
- Yonsei
- Ewha
- SENS: company
- ERTI:company

- Japan
- Riken (lab)
- Czech Republic (Gamma/pi0 testing, constuction)
- Charles U
- Academy of Sciences
- Prague Tech U
- ON semiconductor:company
- Russia
- Moscow State U (Si pad design, testing, engineering)
- JINR-Dubna – 2 groups (lab) (Engineering, Mechanics, tungsten, assembly)
- MEPHI (front end electronics)
- Ekaterinbourg (company- board assembly)
- RIMST-ELMA (company-Si construction)

## Management Plan

- Operate in the structure of PHENIX
- The “Forward upgrades group” meets and works together (RKS chairs meeting now)
- Muon Piston Calorimeter (3<eta<4) : going in now
- Muon spectrometer trigger (NSF MRI funding)
- NCC
- We will have to work out a management structure – once we have all the responsibilities assigned
- For construction (EK)
- For Money DOE/Riken/Other (RKS)

## PHENIX view of RHIC Upgrade Plans

**2004  2005  2006  2007  2008  2009  2010  2011  2012  2013  2014  2015  2016 2017  2018 **

_**RHIC baseline program**_
**  ****Au-Au ~ 250 ********b****-1 ****at 200 GeV**
**  ****Species scan at 200 GeV**
**  ****Au-Au energy scan**
**  ****Polarized protons ******** 150 nb****-1**

_**Full utilization of RHIC opportunities:**_** **
**Studies of QGP with rare probes:  **
**       ****jet tomography, open flavor,   **
**       ****J/********, ********’, ********c, ********(1s), ********(2s), ********(3s)**
**Complete spin physics program**
**p-A physics**

**Near term detector **
**upgrades of PHENIX  **
**TOF-W, HBD, VTX , ********Trig**

_**Extended program with 1**__**st**__** detector upgrades:**_
**  ****Au-Au ~ 1.5 nb****-1 ****at 200 GeV**
**  ****Polarized p at 500 GeV**
**  ****(start p-A program)**

**Analysis of **
**data on tape**

**PHENIX upgrades**

**RHIC luminosity upgrade**

**Near term: Base line**

** ****Long term: full detector **
**                               ****and RHIC upgrades **

**Medium term: first upgrades**

## NCC Funding

- Small amount of funding so far for R and D
- Riken, UCR, BNL, Local Russian funding for themselves, Czech for themselves (a fair amount)
- What do we need?
- R and D
- I claim with $3M in cash we can build one side, with $7M we can build both sides
- this might change as we do a better cost estimate in the next month
- Purchasing Si and W now (~200K worth Riken)
- Major funding
- Riken $1M-$3M
- DOE ~$4M - $4.5M
- Other ~$1M
- Major question - timing

## NCC Upgrade Schedule ScenarioEOB to BNL management: Oct 2005, RKS in LOI

|  | 2002 | 2003 | 2004 | 2005 | 2006 | 2007 | 2008 | 2009 | 2010 | 2011 |
| --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- |
| Funding (eob) |  |  |  |  |  |  |  |  |  |  |
| Construct
(eob) |  |  |  |  |  |  |  |  |  |  |
| RKS original
Milestones |  |  |  |  |  |  |  |  |  |  |

**R&D Phase**

**Construction Phase**

**Ready for Data**

**DOE, Japan, Russia,Czech ($4.0M+$4.0M+$0.5M???)**

- Today

- NCC1 operational

- NCC2
- Operational

- Begin NCC1
- Construction

- NCC prototype 2
- test

- NCC prototype 1
- test

- doesn’t match funding schedule

## NCC Upgrade Schedule Scenarioupdated Nov. 2005

|  | 2002 | 2003 | 2004 | 2005 | 2006 | 2007 | 2008 | 2009 | 2010 | 2011 |
| --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- |
| Funding
(update) |  |  |  |  |  |  |  |  |  |  |
| Construct (update) |  |  |  |  |  |  |  |  |  |  |
| Updated
Milestones |  |  |  |  |  |  |  |  |  |  |

**R&D Phase**

**Construction Phase**

**Ready for Data**

**DOE, Japan, Russia, Czech, other ($4.0M+$1 to 3M+$1M???)**

- Today

- NCC2
- Operational

- Begin NCC1
- Construction

- NCC prototype 2
- test

- NCC prototype 1
- test (Protvino)

- NCC1
- operational

## NCC CDR

- We want to appear in the 2007 budget
- Need CDR to DOE by Feb
- Dec – CDR to collaboration
- Jan – review by BNL

## CDR writing/reading team

- Readers
- PHENIX folks
- Ahbay - spin, and pA
- Ed Kinney - Spin
- Atsushi - lots of it (design etc)
- Matthias - lots of it.
- Ken – spin
- Miraslov Finger (Charles Univ)
- Outside folks
- Raju Venugopalan (pA - saturation)
- Mark Strickman - nucleon strucutre
- Dima Kharzeev

- Writers
- RKS
- EK
- Mickey (spin)
- Ken (spin)
- Jen-Chieh (pA and nucleon structure)
- Mark Strikman (pA and nucleon structure)
- John L (hard scattering)
- jamie (charm and chic)
- Stefan (gamma-jet)
- Could use another person in each of spin, heavy ion, pA

## CDR Outline

- 1. Executive Summary (RKS)
- 2. Physics Overview
- (a) Heavy Ion Physics
- i. Gamma-jet (John L I hope)
- ii. Chic (Jamie)
- iii. charm (Jamie)
- (b) pA collisions and the CGC (Jen-Chieh+R. Seto)
- i. direct photons
- ii. dileptons
- iii. hadrons
- iv. jets
- (c) Spin Structure of the nucleon (Mickey - how much?)
- i. W
- ii. Delta G Gamma-jet
- iii. Transversity
- (d) Nucleon structure (Jen-Chieh)

- 3. Physics Measurements with the NCC (RKS)
- (a) Performance
- i. Pi0
- ii. Photons
- iii. Electrons
- iv. Jets
- (b) Physics reach
- i. Heavy Ion Physics
- ii. Spin Structure
- iii. Nucleon Structure
- (c) Physics reach with the all Upgrades

## outline (cont)

- 4. The design of the NCC (EK)
- (a) Overview
- (b) The Calorimeter
- (c) Gamma pi0 detector
- (d) Electronics
- (e) Mechanics and Cooling
- (f) Integration
- (g) Triggering
- 5. R and D (EK)
- 6. Project Management and Responsibilities (RKS)
- (a) Overview
- (b) Management Structure
- (c) Responsibilities

- 7. Budget and Schedule (RKS, EK)
- (a) Total Estimated Cost (TEC)
- (b) Contingency Analysis
- (c) Overhead
- (d) Budget
- (e) Fiscal Responsibilities
- (f) Schedule
- 8. Appendices

## Schedule in the next couple months

- CDR
- Skeleton in CVS (CVS co offline/analysis/NCCCDR)
- Major tasks
- Writing
- Cost estimate
- Timeline
- Dec ~4 CDR to collaboration
- EC/DC etc review
- Jan
- BNL Review
- Feb – To DOE
- Beam Tests – now at Dubna (Vasily/Andrei with Merkin, Litvinenko etc) beam test 9th to 13th (1st prototype)
- Korea Trip Nov 14-18 – EK/RKS
- In the next year
- Large prototype being designed (with gamma/pi0)
- Full electronics

## END

- Commission
- NCC proto 1

- Old Gannt chart from LOI

## Upgrade Schedule ScenarioEOB to BNL management

|  | 2002 | 2003 | 2004 | 2005 | 2006 | 2007 | 2008 | 2009 | 2010 | 2011 |
| --- | --- | --- | --- | --- | --- | --- | --- | --- | --- | --- |
| Aerogel |  |  |  |  |  |  |  |  |  |  |
| TOF-W |  |  |  |  |  |  |  |  |  |  |
| HBD |  |  |  |  |  |  |  |  |  |  |
| VTX-barrel |  |  |  |  |  |  |  |  |  |  |
| VTX-endcap |  |  |  |  |  |  |  |  |  |  |
| NCC |  |  |  |  |  |  |  |  |  |  |
| MuTrigger |  |  |  |  |  |  |  |  |  |  |
| DAQ |  |  |  |  |  |  |  |  |  |  |

**R&D Phase**

**Construction Phase**

**Ready for Data**