# Presentation: 423447

## Mike Aslaksen
Acting Chief 
NGS/Remote Sensing Division

**Acting Chief **
**NGS/Remote Sensing Division**

***Shoreline Mapping Priority***

## FY05 Highlights

- 4.1% of U.S. Shoreline Mapped (Goal = 4.0%)
- 22.5% of 40 major port areas analyzed (Goal = 20.0%)
- Damage Assessment Imagery collected for Hurricanes Dennis, Katrina, Rita, and Ophelia – total of nearly 14,000 images
- Research – TABI, LIDAR, VDatum, UAS

## Shoreline Mapping Budget History

|  | 2000 | 2001 | 2002 | 2003 | 2004 | 2005 | 2006 |
| --- | --- | --- | --- | --- | --- | --- | --- |
| Mapping & Charting Base | 2728
 | 2770
 | 3159
 | 3140
 | 3242
 | 2315 | 3390* |
| Coastal Mapping | 0 | 0 | 0 | 0 | 530 | 493 | 0 |
| Shoreline Mapping | 0 | 1497 | 2000 | 1987 | 3715 | 2413 | 2500* |
| Chesapeake
Bay | 0 | 0 | 0 | 0 | 989  | 986  | 0 |
| Aerial | 0 | 0 | 0 | 0 | 989 | 986 | 0 |
| TOTAL | 2728 | 4267 | 5159 | 5127 | 9465 | 7193 | 5890* |

- * Awaiting final appropriation

## Shoreline Mapping Priority

-  SHORT TERM OUTCOMES
- Replace FTE employees and contractors associated with the Shoreline Mapping Program (SMP) to levels that will maintain a core capability as well as support current and future contracting efforts.
- Meet current performance measure for FY06 of 20% of critical ports analyzed and 4.5% of the national shoreline as required by the PPBES process.
- Educate and inform current and traditional users of the importance of the Shoreline Mapping Program and multiple uses of the data including IOOS and IOCM.
- Continue integration activities within NGS and NOAA that leverage expertise and capabilities within and vice versa (CORS, VDatum, GEOID, HtMod, C&T, W&W, Climate, Ecosystems)

## STRATEGIES
Develop education and outreach material for all levels of users and contractors to promote NOAA’s Shoreline data as well its multi use and application to include IOOS and IOCM.
Support and promote the President’s Ocean Action Plan and the Ocean and Coastal Mapping Integration Act (S. 364) through continued coordination and integration within NOAA as well as other federal agencies with coastal mapping requirements.
Continue research and development activities with a focus on transitioning research to operations for the Shoreline Mapping Program.

- Develop education and outreach material for all levels of users and contractors to promote NOAA’s Shoreline data as well its multi use and application to include IOOS and IOCM.
- Support and promote the President’s Ocean Action Plan and the Ocean and Coastal Mapping Integration Act (S. 364) through continued coordination and integration within NOAA as well as other federal agencies with coastal mapping requirements.
- Continue research and development activities with a focus on transitioning research to operations for the Shoreline Mapping Program.

***Shoreline Mapping Priority***

## FY05 CSCAP Ports

| OCS
RANK | ACOE  (2003) | PORT AREA 
Main Port:
Sub Ports | IMAGERY | PROGRESS TO DATE | COMPLETION DATE | PROJECT ID |
| --- | --- | --- | --- | --- | --- | --- |
| 1 | 5 | New Orleans, LA | Quickbird | Completed |  August 31, 2005 | LA0403&A |
| 1 | 9 |  Baton Rouge, LA | Quickbird | Completed | August 12, 2005 | LA0503&A |
| 1 | N/A | Avondale NO,LA | Quickbird | Completed | August 31, 2005 | LA0403&A |
| 1 | 10 | Plaquemine NO, LA | Quickbird | Completed | August 12, 2005 | LA0503&A |
| 3 | 140 | LA: Orange, TX | IKONOS | Completed | May 17, 2005 |  |
| 3 | 4 | Beaumont, TX | IKONOS | Completed | May 16, 2005 |  |
| 3 | 24 | Port Arthur, TX | IKONOS | Completed | July 15, 2005 | TX0401&A |
| 3 | 11 | Lake Charles, LA | Quickbird | Completed | September 15, 2005 | LA0505&A |
| 13 | 15 | Tampa, FL | IKONOS | Completed | May 2005 |  |
| 13 | 217 | St. Petersburg, FL | IKONOS | Completed | August 18, 2005 | FL0415&A |
| 13 | 70 | Manatee, FL | Wild RC 30 | Completed | June 10, 2005 | FL0502 |
| 17 | 13 | Mobile, AL | IKONOS | Completed | September 8, 2005 | AL0502&A |

**FY05 CSCAP Ports**

## FY05 CSCAP Ports

| OCS
RANK | ACOE  (2003) | PORT AREA 
Main Port:
Sub Ports | IMAGERY | PROGRESS TO DATE | COMPLETION DATE | PROJECT ID |
| --- | --- | --- | --- | --- | --- | --- |
| 21 | 50 | Miami FL | IKONOS | Completed | July 28, 2005 | FL0413&A |
| 21 | 30 | Ft. Lauderdale, FL | IKONOS | Completed | July 26, 2005 | FL0412&A |
| 21 | 76 | Palm Beach, FL | Quickbird | Completed | August 5, 2005 | FL0414&A |
| 39 | 60 | Wilmington, NC | IKONOS | Completed | September 14, 2005 | NC0503&A |
| 7 | 7 | Long Beach, CA | IKONOS | Completed | August 10, 2005 | CA0402&A |
| 7 | 12 | Los Angeles, CA | IKONOS | Completed | August 10, 2005 | CA0402&A |
| 18 | 16 | Baltimore, MD | IKONOS | Completed | August 12, 2005 | MD0407&A |
| 8 | 14 | Valdez, AK | IKONOS | Completed | September 13, 2005 | AK0501&A |
| N/A | N/A | C and D Canal, NJ | Photography | Completed | June 17, 2005 | NJ0301&A |

**FY05 CSCAP Ports**

## FY06 CSCAP Ports

| OCS
RANK | ACOE 
RANK  | PORT AREA 
Main: Sub Ports | IMAGERY | PROGRESS TO DATE | COMPLETION DATE | PROJECT ID |
| --- | --- | --- | --- | --- | --- | --- |
| 51 | 127 | Richmond, VA | Quickbird | Completed | October 13, 2005 | VA0502 |
| 25 | 34 | Jacksonville, FL | IKONOS | Ordered as of 10/12 |  |  |
| 32 | 22 | Portland, ME | IKONOS | Ordered as of 10/12 |  |  |
| 2 | 2 | Houston, TX: Houston | IKONOS | Ordered as of 10/12 |  |  |
| 2 | 57 | Houston, TX:
Galveston, TX | IKONOS | Ordered as of 10/12 |  |  |
| 2 | 8 | Houston, TX:
Texas City, TX |  |  |  |  |
| 2 | 21 | Houston, TX:
Freeport, TX | IKONOS | Ordered as of 10/12 |  |  |
| 26 | 39 | Detroit, MI | IKONOS | Ordered as of 10/12 |  |  |
| 4 | 3 | Port of NY/NJ | IKONOS | Received – sending back due to error in file |  |  |

## FY06 CSCAP Ports

| 10 | 20 | Norfolk, VA:
Norfolk, VA | IKONOS | Analysis underway |  |  |
| --- | --- | --- | --- | --- | --- | --- |
| 10 | 47 | Norfolk, VA:
Newport News | IKONOS | Analysis Underway |  |  |
| 6 | 6 | Corpus Christi, TX:
Corpus Christi | IKONOS | Ordered as of 10/12 |  |  |
| 6 | 44 | Corpus Christi, TX:
Matagorda, TX | IKONOS | Ordered as of 10/12 |  |  |
| 6 | 74 | Corpus Christi, TX:
Victoria, TX |  |  |  |  |
| 6 | 80 | Corpus Christi, TX:
Brownsville, TX |  |  |  |  |
| 6 | N/A | Corpus Christi, TX:
Port Lavaca, TX |  |  |  |  |
| 33 | 99 | Lorain, OH |  |  |  |  |
| 15 | 25 | Portland, OR:
Portland, OR |  |  |  |  |

**FY06 CSCAP Ports**

## FY06 CSCAP Ports

| 15 | 55 | Portland, OR:
Kalama, WA |  |  |  |  |
| --- | --- | --- | --- | --- | --- | --- |
| 15 | 62 | Portland, OR:
Vancouver, WA |  |  |  |  |
| 15 | 68 | Portland, OR:
Longview, WA |  |  |  |  |
| 15 | 203 | Portland, OR:
Astoria, WA |  |  |  |  |
| 23 | 28 | Boston, MA: Boston, MA |  |  |  |  |
| 23 | 147 | Boston, MA:
New Bedford, MA |  |  |  |  |
| 30 | 27 | Charleston, SC |  |  |  |  |
| 24 | 36 | Honolulu, HI | IKONOS |  |  |  |
| 24 | 65 | Barbers Point, HI | IKONOS |  |  |  |
| N/A | 220 | Pearl Harbor, HI | IKONOS |  |  |  |

**FY06 CSCAP Ports**

## FY05 Awarded Coastal Contracting Projects

| AK0501 | Trinity Islands, AK | Oct 05 |
| --- | --- | --- |
| AK0502  | Akutan Pass, AK | Jan 06 |
| AK0503 | Gulf of Esquibel, AK  | Jan 06 |
| AK0504 | Keku Strait, AK | Jan 06 |
| LA0501 | Vermilion Bay, LA | Aug 06 |
| VA0501 | SW Chesapeake Bay, VA | Sep 06 |
| MD0501 | NE Chesapeake Bay, MD | Jan 07 |
| MD0502 | West Central Chesapeake Bay, MD | Jan 07 |

| ID | Project Area | Approximate Completion Date |
| --- | --- | --- |

## FY05 Completed Projects

## Ongoing Coastal Projects

| ID | Project Area | Approximate Completion Date |
| --- | --- | --- |
| CT0401 | North Shore Long Island Sound, CT | Aug 06 |
| GA0301 | Coastal Georgia, GA | Nov 05 |
| LA0401 | Atchafalaya Bay & Lower Atchafalaya River, LA | Aug 06 |
| MA0401 | Massachusetts Bay, MA  | Jan 06 |
| MD0402 | NW Chesapeake Bay, MD | Aug 06 |
| MD0404 | East Central Chesapeake Bay, MD  | Aug 06 |
| ME0401 | Penobscot Bay and River, ME | Sep 06 |
| NY0401 | South Shore Long Island Sound, NY  | Jan 06 |
| RI0301 | Narragansett Bay, RI  | Nov 05 |
| WA0301 | Columbia River, WA | ???? |
| WA0401 | Washington Outer Coast, WA | ???? |

## Planned FY 06 Coastal Mapping Contracting Projects

| ID | Project Area |
| --- | --- |
|  |  |
| AK0601 | Behm Canal, AK |
| ------- | Sukkwan Narrows, AK  |
| ------- | Vicinity of Dolgoi Island, AK  |
| ------- | Terribonne and Timbalier Bays, LA |

## Planned FY06 In-house Coastal Mapping Projects

| ID | Project Area |  |
| --- | --- | --- |
| ------- | Shumagin Islands, AK |  |
| ------- | Harvard and Yale Glaciers and Vicinity, AK  |  |
| OR0501 | Coos Bay, OR |  |
| FL0601 | Tampa Bay, FL  |  |
| LA0601 | Isles Dernieres, LA |  |
| NC0501 | Neuse River, NC  |  |
| NY0501 | Lake Erie and Niagara River, NY |  |
| WA0501 | Port Angeles, WA |  |

## FY05 Research 

|  |  |
| --- | --- |
|  |  |
| TABI | Monterey to Elkhorn Slough, CA |
| UAS | Channel Islands National Marine Sanctuary (CINMS), CA |
| LIDAR | Fort Desoto Beach, FL and Morro Bay, CA |
| DSS | Multiple - Emergency Response |
| VDatum | Central North Carolina  |
|  | Puget Sound, WA   |

## FY06 Research

- Multiple Digital Camera Test
- 	Sheboygan, WI
- Airborne Gravimeter
- VDatum
- 	Puget Sound/San Juan Island, WA
- 	Pensacola, FL
- 	Rhode Island/Long Island Sound

## Coordinate Ocean and Coastal Mapping Activities. Through the Committee on Ocean Policy, the NSTC Joint Subcommittee on Ocean Science and Technology will lead the effort to coordinate Federal and Federally-supported mapping activities for the U.S. coastal and marine environment. Where appropriate, the NSTC Joint Subcommittee on Ocean Science and Technology will engage non-Federal entities in their efforts. Activities should include, but are not limited to, the following:

• development of an annual inventory of Federal, Federally-funded, and non-Federal
governmental ocean and coastal mapping and charting programs, operations, and prioritized needs;

• assessment and reporting on common and shared needs for development of coordinated programs;

• coordinate and leverage resources and efforts across the Federal sector and with industry, academic, NGO, and non-Federal government entities;

• set priorities for standards development and developing strategies for promulgation of
standards for data acquisition, data, metadata, tools and products;

• assessing and reporting on research and development needs for more effective development, delivery, and application of geospatial data, tools, products, and services; and 

• development of shared and standardized mechanisms for processing, archiving, and
distribution of geospatial data, tools, products, and services.

- • development of an annual inventory of Federal, Federally-funded, and non-Federal
- governmental ocean and coastal mapping and charting programs, operations, and prioritized needs;
- • assessment and reporting on common and shared needs for development of coordinated programs;
- • coordinate and leverage resources and efforts across the Federal sector and with industry, academic, NGO, and non-Federal government entities;
- • set priorities for standards development and developing strategies for promulgation of
- standards for data acquisition, data, metadata, tools and products;
- • assessing and reporting on research and development needs for more effective development, delivery, and application of geospatial data, tools, products, and services; and
- • development of shared and standardized mechanisms for processing, archiving, and
- distribution of geospatial data, tools, products, and services.