# Presentation: 926330

## OSG at Fermilab:  Grid Coordination Meeting, 2/27/07

- OSG
- Provides the underlying distributed infrastructure in the US for US LHC
- Supports the use of distributed resources in the US by all Fermilab users.
- Works on interoperability across Grids in US and other countries (especially EGEE in Europe).
- OSG effort at Fermilab is funded by
- Externally funded SciDAC-2/NSF OSG Project
- CD and CMS contributions to  Joint Project Activities:
- OSG “External Projects” Accounting, VO Services, Resource Selection; Workload Management.
- FermiGrid testing, Integration Test bed, hosting of  OSG VO mgmt services etc.
- Contributed by US CMS S&C:
- Daily Validation and Software Quality Assurance.
- Information services interoperability and outreach support

## Slide 2

| Date | A | OSG Milestones in Fermilab Statement of Work | Responsible Party |
| --- | --- | --- | --- |
| 12/15/06 | N | Project Baseline Internal Assessment. | FNAL & Executive Team (Primary) |
| 12/15/06 | N | Validate the SRM/dCache prototype deployment candidate. | FNAL together with UCSD (secondary) |
| 12/15/06 | N | Specify transfer metrics for viewing on the first OSG transfer aggregation prototype. | FNAL with UCSD and  Cornell (secondary) |
| 1/1/07 | Y | Deliver the OSG Security Plan | FNAL with LBNL, SLAC,Security Team (Primary) |
| 2/15/07 | N | Final release of SRM/dCache for deployment in VDT for OSG 0.6.0 release | FNAL with Wisconsin (Primary) |
| 2/27/07 | Y | OSG 0.6.0 Release | Together with others |
| 3/1/07 | N | Complete site functional tests for SRM/dcache production release candidate | FNAL with LBNL (Primary) |
| 3/1/07 | N | User documentation for OSG 0.6 | FNAL with UCSD  (shared) |
| 3/1/07 | N | Client tools for site testing of OSG 0.6 site | FNAL with UCSD (shared) |
| 3/5/07 | N | Deliver First Security Training | FNAL with LBNL, SLAC and Security Team (Primary) |
| 4/1/07 | N | Document performance baseline for OSG data transfer. | UCSD with BNL and FNAL (shared) |
| 5/1/07 | N | First audit of  OSG asset | FNAL with LBNL, SLAC and Security Team (Primary) |
| 6/1/07 | N | Document performance baseline for OSG job submission. | UCSD with BNL (primary) |
| 8/15/07 | Y | OSG 0.8.0 Release | Together with others |
| 8/15/07 | Y | Year 1 OSG Project Progress Review | FNAL and Executive Team (Primary) |
| 9/1/07 | N | User documentation for OSG 0.8 | UCSD with FNAL (shared) |
| 9/1/07 | N | Client tools for site testing of OSG 0.8 site | FNAL with UCSD (shared) |
| 9/30/07 | N | Improved Forensic Tools to investigate Security breach at sites, and across OSG | FNAL with UCSD  and external efforts at LBNL(secondary) |

## Job posted. Hiring in progress

| Name | Description | %FTE | OSG | Activities |
| --- | --- | --- | --- | --- |
| Ruth Pordes | PI & executive director | 5+75 | Y | Coordination |
| Don Petravick | Security Officer | 30 | Y | Security |
| Gene Oleynik | Storage Management  Leader | 50 | Y   | VDT and Extensions |
| TBD(Until replacment for Vikram Andem understood filled by Igor Sfiligoi, Irwin Gaines, Keith Chadwick) | Staff to Security Officer | 70 | Y | Security plans and processes. |
| Chris Green | Developer | 50 | Y | User Support and Users Group |
| Ted Hesselroth | Integrator and Developer | 100 | Y | VDT and Extensions: dCache and SRM |
| Neha Sharma | Integrator and Developer | 50 | Y | VDT: dCache and SRM |
| Michael Zalokar | Integrator and Developer | 25 | Y | VDT: dCache |
| TBD (when reorganization is complete will rationalize this and above effort) | Storage and Data Management, Site Coordinator | 25 | Y | Extensions |
| Anne Heavey | Technical Writer | 50 | Y | OSG Communications /Technical Writing |
| Marcia Teckenbrock | Web Designer | 50 | Y | Webmaster, Document Librarian, OSG News and Communications. |
| Forrest Christian (full time for 6 months10/1/06-6/1/07) | Technical Writer | 50 | Y | Provisioning documentation, technical write-ups, training materials. |
| Chander Sehgal | Project Budget Specialist | 100 | Y | Plans, Reports, Financial tracking |
| Danielle Venton | iSGTW | 50
 | Y
 | International Science Grid This Week Editor. (rest of salary from EGEE + TeraGrid contribution) |
| Penelope Constanta | Assistant to Executive Director | 50  | N | Arrange Consortium meetings, brochures, reports etc. (possible funding from Education Activity) |

## Science Milestones Year 1(from WBS)

| LIGO: Binary Inspiral Analysis runs on OSG
(see first milestone reported) | Warren Anderson | 6/15/07 |
| --- | --- | --- |
| ATLAS: Validation of OSG infrastructure and extensions in full-chain production challenge. | Jim Shank | 6/15/07 |
| CMS: Full support for opportunistic use of OSG resources for MC production and data processing.  | Lothar Bauerdick | 6/15/07 |
| STAR: Migration of >80% of simulation to OSG | Jerome Lauret | 6/15/07 |
| CDF: Full use of OSG for MC | Ashutosh Kotwal | 6/15/07 |
| D0: Full use of OSG sites for D0 reprocessing in 2007 (in progress 2/1/2007) | Brad Abbott | 6/15/07 |
| SDSS: Fit all spectra beyond data release 5, QSO fitting project (+now DES simulations/data transfer) | Chris Stoughton | 6/15/07 |

-  All have demands on the OSG infrastructure. - All same date because at the time better estimates were not available. - General  work being done towards these goals - final specific plans at  March All Hands meeting.