# Presentation: 111056

## Section 1

***Master Timeline (Day 1-10)***

## Slide 2

## Slide 3

## Slide 4

## Day-By-Day Key Activities Description

*** ******. . . Joe Howard***

## Day 1

***Day 1***

***Launch ***
***Fairing Separation***
***First Acquisition through TDRSS at 2k from ATS Non_Coherent***
***Test Command through TDRSS***
***AOS McMurdo ***
***Test Command through McMurdo***
***LOS McMurdo ATS goes to TDRSS***
***Separation From Launch Vehicle into B-dot Mode***
***Solar Array Deployment***
***AOS Norway at 2k Send Command to switch rate to 32K***
***Switch to ATS Buffer B ***
***Playback SSR Launch Data***
***Close Data Set I***
***Monitor B-dot***

***Orbit 3***
***Drop off TDRSS coverage but keep transponder on and configured between GN passes***
***Orbit 4***
***Verify sun pointing acquisition***
***Turn on ALI outgas heater***
***Turn on IRU heater***
***Turn on AST***
***Turn on GPS***
***Orbit 6***
***Allow ACS to use Kalman filter if converged***
***Night Orbits***
***Check TDRS 4,6,8 Kbps telemetry***

## Day 2

***Day 2***

***Orbit 12 ***
***Update M5 time if needed***
***Orbit 14***
***Move Solar Array 10 deg off index***
***Start ACE Safehold***
***Monitor safehold control***
***Orbit 16***
***Exit safehold***
***Turn back on IRU heaters***
***Turn back on AST power***
***Turn back on GPS power***
***Turn back on ALI outgas heater***
***Use Kalman filter***
***Orbit 17***
***Acquire Earth pointing mode***
***Orbit 18***
***Use GPS for timing in M5***

## Day 3

***Day 3***

***Orbit 20***
***Load ATS***
***Turn off Slew control for safety***
***Orbit 28***
***Enable slew logic***
***Orbit 29***
***Pitch Slew out Settle 15 minutes and return (Execute from ATS)(TDRSS)***
***Orbit 31***
***Yaw Slew out and back (from ATS)(TDRSS)***
***Orbit 32***
***Roll Slew out and back (from ATS)(TDRSS)***
***Orbit 34***
***Enable EFF in Monitor mode***

## Day 4

***Day 4***

***Orbit 45***
***Turn on X-band RSN***
***Turn on X-band RF without WARP RF exciter***
***Playback S-band WARP RS422 data***
***Orbit 46***
***Dump WARP files X-band (Norway and SGS overlap)***
***Orbit 49***
***Re-dump WARP X-band data (Wallops)***
***Orbit 50***
***WARP Memory test***

***Orbit 37***
***Load ATS***
***Orbit 41***
***Update any Power parameters***
***Turn off ALI radiator heaters***
***Allow DeltaV logic to execute***
***Orbit 42***
***Monitor 60 second thruster burn from ATS (over Wallops)***
***Orbit 43***
***Turn back on the ALI rad heaters***
***Orbit 44***
***Turn on WARP and format memory***
***RS-422 test***

## Day 5

***Day 5***

***Orbit 60***
***Enable RTSs for ALI cover opening DCE via ATS***
***Orbit 61***
***One 8 second and two 30 sec DCE execution out of ATS (out of view)***
***Move cover to outgas position***
***Turn Heaters on to outgassing mode***
***Turn on Radiator Heaters***
***Orbit 62***
***S-band dump of 8 sec DCE***
***Another 30 sec DCE via ATS***
***Orbit 64***
***X-band dump of all ALI data***

***Orbit 52***
***Load ATS***
***Orbit 55***
***Turn on ALI***
***Turn off ALI radiator heaters***
***Orbit 56***
***ALI comprehensive test***
***Orbit 57***
***8 second ALI lamp cal***
***S-band WARP replay***
***30 second test pattern ALI data collect***
***Orbit 58***
***X-band WARP playback***
***Orbit 59***
***Release Launch Latch for ALI Cover***
***Release Launch Latch for ALI Diffuser***
***Open ALI Cover***
***Close ALI Cover***

## Day 6

***Day 6***

***Orbit 76***
***AC Dark Earth image at TEC 1 for S-band downlink***
***Orbit 77***
***AC image at TEC 1 for S-band downlink***
***Orbit 78***
***AC Dark Earth image at TEC 1 for X-band downlink***
***Orbit 79***
***AC image at TEC 1 for X-band downlink***
***Test TDRSS pass at 4 Kbps***
***Orbit 80***
***Test TDRSS pass at 6 Kbps***
***Orbit 82***
***Test TDRSS pass at 8 Kbps***
***Orbit 83***
***Load ATS***
***X-band playback of AC data***

***Orbit 66***
***Load ATS***
***Orbit 70***
***Close ALI cover***
***Turn off ALI radiator heater***
***Orbit 71***
***Increase FDC limits in prep for Delta V***
***Allow for Delta V to execute***
***Orbit 72***
***Monitor 13 minute Delta V via ATS (TDRSS scheduled as needed)***
***Orbit 73***
***Reset FDC limits***
***Orbit 74***
***Re-open ALI cover***
***Re-turn on ALI radiator heaters***
***Orbit 75***
***Turn on ALI***

## Day 7

***Day 7***

***Orbit 84***
***Power on Hyperion***
***Release WARP files with AC data***
***Orbit 85***
***Test ASPs***
***Test HYP Lamps***
***Orbit 86***
***HYP short internal cal***
***Orbit 87***
***HYP Cryo static drive test***
***S-band playback of short cal***
***Orbit 88***
***HYP heater test***
***Orbit 89***
***Heaters back to normal***
***Orbit 90***
***Cover open full***
***Cover open to sun cal position***
***cover close***

## Day 8

***Day 8***

***Orbit 92***
***Load ATS***
***Orbit 99***
***HYP full length cal***
***Orbit 100***
***Close ALI cover***
***Turn off ALI radiator heater***
***X-band dump of Hyperion data***
***Allow for Delta V to go***
***Orbit 101***
***12 min Delta V from ATS***
***Orbit 103***
***Open ALI cover***
***Turn on ALI radiator heater***
***Release Launch Latches on LFSA***
***Deploy LFSA***
***Orbit 104***
***Another full length Hyperion cal***
***Orbit 107***
***X-band playback of Hyperion data to Wallops***

## Day 9

***Day 9***

***Orbit 109***
***Load ATS***
***Orbit 114***
***Close ALI cover***
***Turn off ALI radiator heater***
***Allow for Delta V to execute***
***Monitor 9 minutes Delta V***
***Orbit 115***
***Return ACS to 60 second burn limit***
***Orbit 116***
***Open ALI cover***
***Turn on ALI radiator heater***
***Orbit 117***
***HYP Cryo check start***
***Orbit 118***
***HYP Cryo check stop***
***Orbit 119***
***Hyperion heaters on for outgassing***

## Day 10

***Day 10***

***Orbit 121***
***Load ATS***
***Orbit 129***
***All instrument DCE (Procedure or ATS)***
***Orbit 130***
***X-band downlink (Alaska)***
***Orbit 131***
***X-band downlink (Wallops)***
***Orbit 132***
***All instrument short DCE***
***Orbit 133***
***S-band dump of short DCE***