# Presentation: 745971

## Department of Energy CORPORATE NETWORK(DOEnet)

**David Biser, Program Manager**
**Site Coordinating Committee Video Teleconference**
**February 9, 2000**

## What’s coming up?

- CMIP Semi- Annual Review
- February 17, 2000
- Meet-Me-Number  202-586-3155
- GSA/FTS Annual Meeting, April 3-7, Dallas
- www.gsa-fts.com/

- DOE Telecomm Conference 2000?

## Implementation Status - February

- 33 Sites Connected on DOEnet
- 3 Sites Connected via DOEBN (West Valley, Carlsbad, and Idaho are connected to a centrally managed router and  are compliant with the DOEnet Connection Requirements. They remain connected via the DOEBN Frame Relay circuit due to Sprint's inability to deliver the required ATM circuit.
- 2 Sites Remaining to be Scheduled (WETO & ALO)

## Implementation Status - Delivery of DS-3 Circuits

- Rocky Flats – Circuit delivered 2/3/00
- Oak Ridge - Circuit delivered 1/21/00
- Savannah River - Issues being worked with local telco; no firm order commitment date available
- FETC/Morgantown - Issues being worked with local telco; no firm order commitment date available

## Implementation Status - Delivery of DS-3 Circuits

- Ohio Field Office - Cost estimate has been developed by Jacobs Telecommunications and will be forwarded to the DOEnet PM for action
- NREL/Golden - Site visit completed 2/1/00 to determine construction costs. A cost estimate will be forwarded to the DOEnet Program Manager upon receipt
- Richland Operations Office - Circuit scheduled for delivery 04/15/00

## Immediate Plans

- Delivery and installation of remaining DS-3 Circuits
- Complete DOEnet, dismantling DOEBN
- Target completion date is February 2000
- Install Corporate ISP – Current plan is for cutover beginning 2/19

## Help Desk Activities

- November 1999
- 23 Incidents
- December 1999
- 24 Incidents
- January 2000
- 41 Incidents

## Help Desk Activities

- January 2000 – 41 Incidents
- 9 Site configuration
- 5 site config - child
- 6 Requests
- 6 Education or NTF
- 4 Circuit outages
- 2 Circuit outage - child
- 3 Software
- 2 Other
- 3 Firewall config
- 1 Hardware

## Circuit Outages

- Oak Ridge Ops
- SPRO
- Albuquerque Ops

## Phase II Plans

- Circuit Consolidation
- RW Requirements
-  “New” site-specific requirements and recommend connectivity solutions
- Assess requirements for application back-up and dial-up access (review application CSPPs)
- ISDN Video Pilot
- E-mail Consolidation

## Application

- DOEnet should be the infrastructure means of choice for accessing the Department’s Business Applications...
- Coordinate Application connection requirements with the DOEnet Help Desk ((877) 823-3205)

## List of Applications

- Automated Transportation Management System (ATMS)
- Business Management Information System for Financial Management (BMIS-FM)
- Corporate Human Resource Information System (CHRIS)
- Departmental Integrated Standardized Core Accounting System (DISCAS)
- DOE Integrated Safeguards and Security System	(DISS)

## List of Applications (Continued)

- Electronic Commerce (EC Web)
- Energy Time and Attendance (ETA)
- Executive Information System (EIS)
- Frequency Assignment Status (FASTAT)
- Management Analysis Reporting System (MARS)/Financial Information System (FIS)
- Procurement and Assistance Data System (PADS)
- Primary Organizational Web-Based Employee Records (POWER)

## List of Applications (Continued)

- Safeguards and Security Information Management System (SSIMS)
- .WIPP Waste Information System (WWIS)
**...**

## - The End -

*Next meetings monthly:*
*	**	**March 8th*
*	**	**April 12th*
*	**	**May next DOEnet Workshop*