# Presentation: 388088

## MONTHLY STATUS REVIEW 

**MONTHLY STATUS REVIEW**** **
**EOS ICE, CLOUD & LAND ELEVATION**
** ****SATELLITE (ICESat) PROJECT**
**Code 425**
**UPN 227-6**
**   ****	****   ****Project Scientist:                          Dr. J. Zwally**** ****/**** ****971**
**	****   ****Project Manager:                          James Watzin**** ****/**** ****425**
**	****   ****DPM**** ****/**** ****Resources:                          Linda Greenslade**** ****/**** ****425**
**	****   ****Instrument Development:            Ron Follas**** ****/**** ****556**
**	****   ****Instrument Scientist:****	****	****       Dr. J. Abshire**** ****/**** ****924**
**	****   ****Ground System Development:    ESDIS**** ****/**** ****423**
**	****   ****Spacecraft Contractor:                 Ball**

**JUNE 11,2002**

## ICESat PROJECT SUMMARY

**G**
**G**
**G**
**G**

**G**

**G**
**G**
**G**
**G**

**G**

**G**
**G**
**G**
**G**

**Y**
**G**
**G**
**G**

**G**
**G**
**G**
**G**

**R**

**Y**

**G**

**G**

**G**

**G**

**G**

**G**

**G**

**Y**

**G**
**G**
**G**
**G**
**G**
**G**

**G**
**G**
**G**
**G**
**G**
**G**

**G**
**G**
**G**
**G**
**G**
**G**

**ICESat PROJECT SUMMARY**
**STATUS AS OF: 5/31/02**

_**LEGEND**_

**Good Shape**

**Minor Problem**

**Major Problem**

**Program Management**

**Subcontracts**

**Spacecraft I&T**

**Observatory I&T**

**Subsystems**

**Systems Engineering**

**R&D Budget**

**Procurement**

**Workforce**

**Travel**

**Launch Vehicle**

**Launch Site (VAFB)**

**Ground SYS**** ****/**** ****OPS (EOS)**

**GLAS**

**Technical         Cost          Schedule        Management        Overall**

** ****MAR   APR   MAY**

**Spacecraft Bus:**

**Prime**

**Major Interfaces**

**Resources**

**Instruments**

**Business**

**Science**** ****/**** ****Operations**

**Summary Assessment**

**Y**

**JPL GPS Receivers**

**G**
**G**
**G**
**G**

**G**
**G**
**G**
**G**

**G**
**G**
**G**
**G**

**GLAS**

**MAR   APR    MAY**

**MAR   APR    MAY**

**  ****MAR  APR   MAY**

**MAR   APR    MAY   **

**MAR   APR    MAY**

**G**
**G**
**G**
**G**

**G**

## GLAS I&T PROBLEMS IN WORK

**Y**

**GLAS boresite stability does not meet mission performance requirements**** **

**CURRENT STATUS**
**Peer Review held.**
**Retest conducted; preliminary results look favorable with major errors traceable to set-up issues.  Detailed data analysis results look promising.**
**Additional analysis initiated on the telescope assembly.**
**Test plan defined.**
**Plan in place to validate; requires completion of environmental test program.**
_**Post environmental test review showed encouraging results, but more data analysis required.**_

**GLAS I&T PROBLEMS IN WORK**
**OPTICAL PATH**
**ICESat Project****	****STATUS AS OF: 5/31/02**

**       ****PROBLEM/ISSUES            PROGRAMMATIC IMPACT                        ACTION**

**          ****DATE**
**   ****ESTAB  COMPL**
**    ****11/30    6/15**
**      **

**Fundamental measurements may be compromised if behavior persists on orbit.**

**Hold mini-peer review on calibration results**
**Get AETD and systems involvement in development of troubleshooting plan.**

## GLAS I&T PROBLEMS IN WORK

**Intermittent energy monitor on green laser**

**CURRENT STATUS**
**Several troubleshooting tests conducted, inconclusive results.**
**Alternate Etalon operation algorithms in development.**
**Problem understood and board modification solution verified on the engineering model board.  Alternative (baseline) software approaches being investigated and validated.**
**Software fix to be validated in T**** ****/**** ****V testing.**
**Open loop control successfully demonstrated in T/V.**
_**CLOSED**_

**GLAS I&T PROBLEMS IN WORK**
**LIDAR OPERATION**
**ICESat Project****	****STATUS AS OF:   5/31/02**

**       ****PROBLEM/ISSUES            PROGRAMMATIC IMPACT                        ACTION**

**          ****DATE**
**   ****ESTAB  COMPL**
**   ****12/17    6/15**
**     **

**G**

**Potential compromise on Etalon operation and data reduction**

**Investigate root cause**
**Investigate alternate means for Etalon operation and data reduction**

## GLAS I&T PROBLEMS IN WORK

**Prepare briefing for Code Y on mission impacts and risk and impact of pursuing repair.**

**CURRENT STATUS**
**Some spare units being prepared for parallel testing.**
**Science Team assessing impact to the mission if failed units are not replaced.**
**Code Y meeting scheduled for May 17.**
**.Code Y decision to fly “as-is”.**
_**CLOSED**_

**GLAS I&T PROBLEMS IN WORK**
**SPCMS**
**ICESat Project****	****STATUS AS OF:  5/31/02**

**       ****PROBLEM**** ****/**** ****ISSUES          PROGRAMMATIC IMPACT                        ACTION**

**          ****DATE**
**   ****ESTAB  COMPL**
** ****4/26/02  5/31/02**

**Cannot fully meet secondary science objectives.**

_**Failure of two **_**SPCMs in GLAS thermal vacuum testing.**

**G**

## IT SECURITY

**	****Management****	****IT Security****	****Contingency****	****Agency****	****Number****	****Authorization**
_**Element**_**	**_**Plan**_**	**_**Plan**_** ****	**_**Plan**_**	**_**Check**_**	**_**People**_**	**_**To Proceed**_
**Ball / LASP****	****Complete****	****Complete****	****Complete****	****To Center ****	****22****	****Authorized**
**	****	****	****	****Security**
**ISIPS / ISF****	****Final Pending****	****Final Pending****	****Final Pending****	****To be****	****18*****	****N**** ****/**** ****A**
**(GSFC Bldg 22)****	****	****	****	**** Re-assessed**
***Some have to be resubmitted due to changes in IT security requirements.**

**IT SECURITY**

**ICESat Project****	****STATUS AS OF: 5/31/02**

## PMC ACTION STATUS

**Send email to B. Townsend**
**regarding results of ICESat**
**thermal vac.**

**PMC ACTION STATUS**

_**Data**__** **__**/**__** **__**Source**_
**May 2002 MSR **
**Actions**

_**Status**_

**ICESat Project****	****STATUS AS OF: 5/31/02**

**Email sent on 6/3/02.**
_**CLOSED**_

## ICESat SIGNIFICANT PROGRESS

**ICESat SIGNIFICANT PROGRESS**

**ICESat Project****	****STATUS AS OF: 5/31/02**

**GLAS  SUCCESSFULLY COMPLETED ITS ENIVIRONMENTAL TEST     PROGRAM- KUDOS TO THE ENTIRE CODE 500 AND 900 TEAM ! **
**ICESAT REPLAN WAS PRESENTED TO CODE Y/PMC ON 6/3/02 AND ACCEPTED.**
**GLAS PSR – 6/11/02**
**GLAS SHIP – 6/14/02**

## Slide 9

## ICESat SCHEDULE SLACK

**84**
** ****56**
** ****28**
** ****0**

**D**
**A**
**Y**
**S**

**ICESat SCHEDULE SLACK**

**ICESat Project****	****STATUS AS OF:   5/31/02**

**Mar       Apr      May      Jun      Jul      Aug      Sept      Oct      Nov      Dec 02**
**	****	****	****	****	****	****	****          ****LRD**

**Replan to 12/02 LRD**

**ACCEPTED CODE M**
**REQUEST TO ADVANCE**
**LAUNCH TIL 12/15/02**

## BACKUP

**ICESat**

## ICE, CLOUD, AND LAND ELEVATION SATELLITE

**ICE, CLOUD, AND LAND ELEVATION SATELLITE**
**(ICESat)**

_**Project Management**_**:****	****	****GSFC/Code 425**
_**Spacecraft**_**:****	****	****Ball Aerospace**
_**GLAS Instrument**_**:****	****	****In-House GSFC**
_**Ground System**_**:****	****	**
**        ****Control Center:****	****	****University of Colorado/LASP**
**        ****Ground Data Handling:****	****                   EOSDIS**
**        ****Science Data Processing: ****	****                   GSFC/Science Computing Facility**
**        ****Data Repository:****	****	****NSIDC**
_**Science Team**_**:****	****	****GSFC, UTX/Austin, UCA/San Diego, UWI/Madison, MIT, and ****	****	****EG&G                        **
_**Development Period**_**:****	****	****2/98 – 12/02**
_**Launch Readiness Date**_**:****	****                   12/19/02**
_**Launch Vehicle**_**: ****	****	****Boeing/Delta 7320, with DPAF**
_**Launch Site**_**:****	****	****Vandenburg AFB, CA**
_**Co-Manifest Partner**_**:****	****	****Cosmic Hot Interstellar Plasma Spectrometer (CHIPSat)**
_**Mission Objectives**_**:****	**
**        ****1.  Produce high accuracy and calibrated profiles of ice-sheet surface elevations over Greenland**
**             ****and Antarctica.**
**        ****2.  Produce calibrated profiles of global land and ocean surface elevations.**
**        ****3.  Produce calibrated vertical profiles of global cloud heights and vertical distributions of cloud **
**             ****and aerosol properties for the first time.**
**        ****4.  Map high accuracy ice-surface elevation changes over Greenland and Antarctica for the first **
**             ****time.**
**        ****5.  Characterize the seasonal variability of ice-sheet surface elevations over the mission lifetime.**
_**Website**_**:   http://icesat.gsfc.nasa.gov/**

**	****STATUS AS OF:   5/31/02**

## END OF MISSION PLAN DEVELOPMENT

**END OF MISSION PLAN DEVELOPMENT**
**COMPLETED**

_**Final Estimate**_**:  **
**	****Final Orbital Debris Generation report was approved by Headquarters on 4**** ****/**** ****9**** ****/**** ****01.  The total mission package included ICESat, CATSAT, DPAF, and launch vehicle.  Both ICESat and CATSAT meet the 8m****2**** guideline by significant margins.  ICESat is 3.9m****2**** and CATSAT 0.9m****2****.  ICESat will reenter in 15 years, which is well under the 25 year guideline.**
**	**
_**Disposal Option Assessment**_
**	**_**Controlled Reentry**_**:  Not practical -- +240kg additional fuel and 6 months delay**
**	**_**Safe Orbit**_**:  Not feasible -- same as re-entry**
**	**_**Shuttle Recovery**_**:  ICESat polar orbit not accessible to the shuttle; also spacecraft design not manned-flight rated**
**Expect no changes when CHIPSAT data becomes available**

**ICESat Project****	****STATUS AS OF: 5/31/02**

## ICESat PROJECT

**ICESat PROJECT**
**OUTSTANDING PROPOSALS STATUS**

_**Contract Number**_**:  NONE**
_**Contractor**_**:  **
_**Technical Officer**_**:  **
_**Contract Officer**__** **__**/**__** **__**Specialist**_**:  **
_**Type Action**_**:  **
_**In-house Estimate**_**:  **
_**Proposed Value**_**:  **
_**Proposal Date**_**:  **
_**Technical Completion**_
**	****Plan:  **
**	****Actual:  **
_**Award Date**_
**	****Plan:  **
**	****Actual:  **

**ICESat Project****	****STATUS AS OF: 5/31/02**

## ACRONYMS

**ACRONYMS**

**AFT - (GLAS aft optics)**
**AGS - Alaska Ground Station**
**ANT - Antenna**
**ARO - After Receipt of Order**
**ATP - Authority to Proceed**
**CCAS – Cape Canaveral Air Station**
**CM – Center of Mass**
**CPT- Comprehensive Performance Test**
**CTU - Command and Telemetry Unit**
**DBC - Data Bus Coupler**
**DO – Delivery Order**
**DSU - Data Storage Unit**
**EAC – Estimate at Completion**
**E-BOX - Electronics Box (= MEU)**
**EDAC - Error Detection and Correction**
**EIC - Electrical Integration Complete**
**ENV - Environment or Environmental**
**EPS - Electrical Power Subsystem**
**FOR - Flight Operations Review**
**FOT - Flight Operations Team**

**FRR - Flight Readiness Review**
**FSW - Flight Software**
**FSWTB - Flight Software Test Bench**
**HRG - Hemispherical Resonating Gyro**
**HVPS – High Voltage Power Supply**
**IGS - ICESat Ground System**
**IIRR – Instrument Integration Readiness Review**
**IRU - Inertial Reference Units**
**ISF - Instrument Science Facility**
**I-SIPS - ICESat Science Investigator-Led Processing **
**IST - Instrument Star Tracker**
**ITOC - Instrument Test Operations Center**
**LASP - Laboratory for Atmospheric & Space Physics**
**LED – Light-Emitting Diode**
**LHP - Loop Heat Pipe **
**LPA – Laser Profiling Array**
**LRA - Laser Retro-Reflector Assembly**
**LRD - Launch Readiness Date**
**LRR - Launch Readiness Review**
**LRS - Laser Reference System**

**ICESat Project****	****STATUS AS OF:   5/31/02**

## ACRONYMS

**ACRONYMS**

**LSM - Laser Steering Mechanism**
**MEU - Main Electronics Unit**
**MIC - Mechanical Integration Complete**
**MIWG - Mission Integration Working Group**
**MOC - Mission Operations Center**
**MOR - Mission Operations Review**
**MORD - Mission Operations Requirements Doc.**
**MOWG - Mission Operations Working Group**
**MPS - Multi-program Support**
**MRR - Mission Readiness Review**
**NADIR – Earth-facing side of spacecraft**
**NGS - Norway Ground Station**
**NISN - NASA Integrated Services Network**
**NSIDC - National Snow and Ice Data Center**
**NTGSE - (Windows) NT Ground Support Equip**
**ORR - Operational Readiness Review**
**OTS - Optical Test Source**
**PDA - Power Distribution Assembly**
**PDU – Power Distribution Unit**
**PEC - Precise External Clock**

**PRA – Probabilistic Risk Assessment**
**RWA – Reaction Wheel Assembly**
**S**** ****/**** ****A - Solar Array**
**SADA – Solar Array Drive Assembly**
**SADE – Solar Array Drive Electronics**
**SCC - Spacecraft Control Computer**
**SEP - Spacecraft Electronics Package**
**SIPS – Science Investigator-Led Processing System**
**SIRU - Space Inertial Reference Unit**
**SLTC – Space Lidar Technical Center**
**SM - Safe Mode**
**SORD - Systems Operations Requirements Document**
**SPCM - Single Photon Counting Module**
**SRS – Stellar Reference System**

**ICESat Project****	****STATUS AS OF:   5/31/02**

## PROJECT OVERVIEW

_**SIGNIFICANT PROGRESS**_
**GLAS  SUCCESSFULLY COMPLETED ITS ENIVIRONMENTAL TEST     PROGRAM- KUDOS TO THE ENTIRE CODE 500 AND 900 TEAM !  **
**ICESAT REPLAN WAS PRESENTED TO CODE Y/PMC ON 6/3/02 AND ACCEPTED. **
**GLAS PSR – 6/11/02**
**GLAS SHIP – 6/14/02**
_**ISSUES / CONCERNS**_
**NONE**

**G**

**PROJECT OVERVIEW**

**ICESat Project****	****STATUS AS OF: 5/31/02**