# Presentation: 858681

## MTA Installation MeetingMarch 7, 2007

- _Agenda_
- Progress report   (Fernanda)
- Water skid discussion (Maurice)
- Alignment needs (O’Sheg + all)
- AOB

- Key
**Red**      –  critical
**Orange** –  warning
**Green**   –  good to go

## Progress Report

- Relay Racks
- All racks have been delivered to X-Gallery Hi Bay area **☺**
- Base toe will arrive later this week.
- Racks, side panels, doors and bases need to be painted!
- Darrel Sigmon will coordinate this task.
- Hopefully by the end of next week this task will be completed.

- F.G. Garcia

- 02/21/07

## Progress Report – Power Supply 

- 3 (or 4)
- magnets

- Shielding
- Wall

- Garage
- area

- 14 Quadrupoles
- Bartleson power supply **✔**
- Perhaps one needs 2 bulk supplies?
- It will depend on the rack location for the elements located beyond the shielding wall.

- F.G. Garcia

- 02/21/07

## Progress Report – Power Supply (cont.)

- Cooling Ring (CR) Dipoles
- Requirements: String of 4 CR                                      			        Single CR
-  For the string of 4 CR use a Trans Rex
- Supply has been moved from BEG to Linac Klystron gallery
- Final destination: Linac Lower Level (South end)
- For the single CR one still can use Power Ten  ✔

**PEI from TEL area**
**Has it been confirmed?**

- F.G. Garcia

- 02/21/07

## Progress Report - Instrumentation 

- Instrumentations/Diagnostics
- First meeting was held last Monday
- Highlights
- 10 BPMs
- Use Booster style pickups
- Retrieve one out of the tunnel for measurements/development.
- Expert would like to use the same system used by Pbar group in the target region.
- Big question is whether the board can be modified to work on a 200MHz environment.
- 2 Toroids
- Booster has 2 ceramic gaps and 1 3 1/4in Pearson toroid.
- The setup will be similar as 400MeV
- Meet again in 2 weeks for status report and discuss further MWs and BLMs needs.

- F.G. Garcia

- 02/21/07

## Progress Report

- Mechanical Support
- Meet with D. Pushka (PPD/Mechanical Engineer)
- Help with stands modifications
- Help developing SQA “cradle fixture” to aid the removal of the magnets from the old 8GeV area
- Help plan the fixtures to safely lower equipment down into the Linac enclosure
- Meet with D. Erickson (PPD/MAB)
- They have material to build 5 cooling ring stands
- They need to buy material for the rest of the stands (quadrupoles, MWs)
- Drawings need to be identified/finalized  **☹**

- F.G. Garcia

- 02/21/07

## Old 8GeV line 

- Old 8GeV line
- SQA Magnet

- Looking from below

- 3 in

- 0.5 in

- 0.5”

- 3”

- F.G. Garcia

- 02/21/07

## Alignment Needs

- Network setup
- Do we really need this new network?
- If YES...
- Hopefully it will be done prior the shutdown
- One access to mark the monuments location
- 	                                            (~ 2 hrs/2 man crew)
- Another access to secure the monuments in place
- 	                                            (~ 8 hrs/3 man crew)
- Involve drilling through the floor and wall
- Involve open the garage door
- Involve janitors to clean up the area
- If NOT ...
- Start directly by staking survey the magnet stands.

- F.G. Garcia

- 02/21/07

## Organization Chart

- F.G. Garcia

- 02/21/07