+---------------+------------------+------------------------------+---+
| Step          | Plan             | Actual                       |   |
+---------------+------------------+------------------------------+---+
| Feb. 21       | Install          | Capillary circuit leak       | 0 |
|               | capillary, leak  | checked                      |   |
|               | check, heaters,  |                              |   |
|               | OSP B blankets   | ISP continuity done          |   |
|               |                  |                              |   |
|               |                  | ISP final prep done          |   |
+---------------+------------------+------------------------------+---+
| Feb. 22       | Finish ISP prep, | ISP prep finished            | 0 |
|               | continuity ISP,  |                              |   |
|               | Attach ISPs      | ISPs attached                |   |
+---------------+------------------+------------------------------+---+
| Feb. 23       | Route fibers,    | Fibers routed, ENV routing   | 0 |
|               | start ENV        | just started                 |   |
|               | routing          |                              |   |
+---------------+------------------+------------------------------+---+
| Feb. 24       | Slack            | No work                      | 0 |
+---------------+------------------+------------------------------+---+
| Feb. 25       | Slack            | No work                      | 0 |
+---------------+------------------+------------------------------+---+
| Feb. 26       | Finish ENV       | ENV routing continues. Other | 0 |
|               | routing, put     | prep done                    | . |
|               | upright          |                              | 5 |
+---------------+------------------+------------------------------+---+
| Feb. 27       | Install top      | ENV routing continues        | 1 |
|               | optoboards,      |                              |   |
|               | start testing    |                              |   |
+---------------+------------------+------------------------------+---+
| Feb. 28       | Finish opto      | ENV completed and checked.   | 1 |
|               | testing, start   | Put upright. Started install |   |
|               | mech work on     | and test of top optoboards,  |   |
|               | opto             | ½ done --one board           |   |
+---------------+------------------+------------------------------+---+
| Mar. 1        | Finish mech work | Opto testing completed.      | 1 |
|               | opto, attach and |                              | . |
|               | route heater     |                              | 5 |
|               | cables. Start    |                              |   |
|               | exhaust attach   |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 2        | Finish exhaust   | Top heaters attached, IR,    | 2 |
|               | attach and leak  | blankets started.. Heater    |   |
|               | check. Dress     | cables routed but not        |   |
|               | heater cables    | connected                    |   |
+---------------+------------------+------------------------------+---+
| Mar. 3        | Slack            |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 4        | Slack            |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 5        | Continuty. Can   |                              |   |
|               | start            |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 6        | Can finish.      |                              |   |
|               | Continuity       |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 7        | Repair.          |                              |   |
|               | Continuity(if    |                              |   |
|               | needed)          |                              |   |
+---------------+------------------+------------------------------+---+
| Mar. 8        | Final prep and   |                              |   |
|               | box for SR1      |                              |   |
+---------------+------------------+------------------------------+---+