# *Last Date Saved:* *8/17/2007*

+--------------------+------------+-----------------+-----------------+
| **Project Name:**  | **Project  | **Prepared      | **Date:**       |
|                    | Task       | by:**           |                 |
|                    | Number:**  |                 |                 |
|                    |            | **(Project      |                 |
|                    |            | Manager)**      |                 |
+--------------------+------------+-----------------+-----------------+
| MTA beam line      | 20.11.8.1  | Fernanda G.     | 8/17/2007       |
| installation       |            | Garcia          |                 |
+--------------------+------------+-----------------+-----------------+

  --------------------- --------------------------------- ---------- ---------------
  **Project Completion                                    **Report   **8/17/2007**
  Date: 09/27/2007**                                      Date**     

  **Project Status**    **Status Report Summary**                    

  Project in jeopardy   If this box is checked, explain              
                        why the project is in jeopardy.              

  Project late          Catching up the lost time due to             
                        the strike                                   

  Project on time       If this box is checked, highlight            
                        the main activities.                         
  --------------------- --------------------------------- ---------- ---------------

  ------------ ----------- -----------------------------------------------
  **Project                **Notes**
  Main Tasks**             

  Shielding                Good progress with the shielding blocks. Many
  Work                     of the blocks were removed. Iron workers will
                           continue removing the final layer on Monday.

  Magnet inst.             Schedule to receive first truck on Monday
                           (08/20)

  Alignment                As soon the bottom layer is removed, alignment
                           needs to tie both network and also do some
                           chaulk line demarcations.

  Vacuum inst.             Not started yet.

  LCW Work                 Task was supposed to start ^3^rd week of the
                           shutdown.

  Electrical               Catching up. Good progress with the cable trays
  Work                     installation.
  ------------ ----------- -----------------------------------------------

+--------------------+-------------------------------------------------+
| **Issues /         | **Description of Issues / Exceptions**          |
| Exceptions**       |                                                 |
+--------------------+-------------------------------------------------+
| Scope change       | Dump line is under vacuum since 10:30 A.M. on   |
|                    | Friday. Not clear what happened. Needs to be    |
| Resources not      | investigated further.                           |
| available          |                                                 |
|                    |                                                 |
| Performance error  |                                                 |
|                    |                                                 |
| Other              |                                                 |
+--------------------+-------------------------------------------------+

**Next Milestone :**

Complete remove the shielding blocks and complete the alignment work.

**Next 2 days tentative schedule:**

\- Finish the removal of the shielding blocks

\- Complete alignment work

\- Lower auxiliary equipment to aid the installation

\- Start lowering the magnets, building the line from the linac end.