## ![](media/image1.png){width="2.1770833333333335in" height="1.3083333333333333in"}

## 

## 

## [HUD's Energy Action Plan]{.smallcaps} 

## [Implementation Plan]{.smallcaps} 

######### 

######### [Fiscal Years 2007-2008]{.smallcaps}

**Prepared By:**

**ENERGY TASK FORCE\
Office of Policy Development and Research (Co-Chair)**

**Office of Community Planning and Development (Co-Chair)**

**Office of Public and Indian Housing**

**Office of Housing**

**Office of Lead Hazard Control and Healthy Housing**

**Office of Field Policy and Management**

**March 2007**

+-----+---+-------------+---------------------+----------+----------------+
|     |   | **Actions   | **Proposed          | **       | **Proposed     |
|     |   | Reported to | Performance         | Proposed | Actions**      |
|     |   | Congress**  | Measure**           | Target** |                |
+=====+===+=============+=====================+==========+================+
|     |   | #           |                     |          |                |
|     |   | ###### Depa |                     |          |                |
|     |   | rtment-Wide |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Provide     | No. of grant        | 10       | 1.  Provide    |
| 1.0 |   | incentives  | programs awarding   | programs |     points in  |
| 9** |   | through     | points for energy   |          |     SuperNOFA  |
|     |   | competitive | efficiency through  |          |     for        |
| **  |   | grant       | SuperNOFA or other  |          |     Housing    |
| m1. |   | programs    | competitive grant   |          |     Counseling |
| 1** |   |             | programs.           |          |     grants,    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | > HOPWA,       |
|     |   |             |                     |          | > Indian       |
|     |   |             |                     |          | > Community    |
|     |   |             |                     |          | > Development  |
|     |   |             |                     |          | > Block Grants |
|     |   |             |                     |          | >              |
|     |   |             |                     |          | > Section 202  |
|     |   |             |                     |          | > and 811,     |
|     |   |             |                     |          | > Assisted     |
|     |   |             |                     |          | > Living       |
|     |   |             |                     |          | > Conversion,  |
|     |   |             |                     |          | > Lead Hazard  |
|     |   |             |                     |          | > Control and  |
|     |   |             |                     |          | > Healthy      |
|     |   |             |                     |          | > Homes        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  Provide    |
|     |   |             |                     |          |     point for  |
|     |   |             |                     |          |     HOPE VI    |
|     |   |             |                     |          |     awards     |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Include     | No. of HQ and Field | 1 HQ     | 1.  Monitor    |
| 1.0 |   | performance | Office Management   | Ma       |     timetable  |
| 9** |   | measures in | Plans incorporating | nagement |     for        |
|     |   | Annual      | energy efficiency   | Plan     |     Management |
| **  |   | Performance |                     |          |     Plan, APP, |
| m1. |   | Plan and    |                     | TBD of   |     PAR        |
| 2** |   | Management  |                     | Field    |                |
|     |   | Plan        |                     | Office   | 2.  Provide    |
|     |   |             |                     | Ma       |     quarterly  |
|     |   |             |                     | nagement |     PAR        |
|     |   |             |                     | Plans    |     reports    |
|     |   |             |                     | (Max.    |                |
|     |   |             |                     | 82)      | 3              |
|     |   |             |                     |          | .  Incorporate |
|     |   |             |                     | 1 Annual |     energy     |
|     |   |             |                     | Per      |                |
|     |   |             |                     | formance |    performance |
|     |   |             |                     | Plan     |     measures   |
|     |   |             |                     |          |     in revised |
|     |   |             |                     | 4 PAR    |     FY 07 and  |
|     |   |             |                     | Reports  |     FY 08 Mgt  |
|     |   |             |                     |          |     Plans      |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Promote     | See CPD m2-1        | See CPD  | See CPD m2.1   |
| 1.0 |   | Energy Star |                     | m2.1     |                |
| 9** |   | products    | See PIH m3.1, 3.2,  |          | See PIH m3.1,  |
|     |   | and         | 3.5                 | See PIH  | 3.2, 3.5       |
| **  |   | standards   |                     | m3.1,    |                |
| m1. |   | through the | See FHA m4.1, m5.1, | 3.2, 3.5 | See FHA m4.1,  |
| 3** |   | P           | m5.3                |          | m5.1, m5.3     |
|     |   | artnerships |                     | See FHA  |                |
|     |   | for Home    | See PD&R m.8        | m4.1,    | See PD&R m.8   |
|     |   | Energy      |                     | m5.1,    |                |
|     |   | Efficiency  |                     | m5.3     |                |
|     |   | (PHEE)      |                     |          |                |
|     |   |             |                     | See PD&R |                |
|     |   |             |                     | m.8      |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Provide     | See CPD m2-1, m2.2  | See CPD  | See CPD m2.1,  |
| 1.0 |   | training or |                     | m2.1,    | m2.2           |
| 9** |   | information | See PIH m3.1, 3.2,  | m2.2     |                |
|     |   | on energy   | m3.4                |          | See PIH m3.4   |
| **  |   | efficiency  |                     | See PIH  |                |
| m1. |   |             | See FHA m4.2, m5.1, | m3.4     | See FHA m4.2,  |
| 4** |   |             | m5.3, m5.6          |          | m5.1, m5.3,    |
|     |   |             |                     | See FHA  | m5.6           |
|     |   |             | See PD&R m.8        | m4.2,    |                |
|     |   |             |                     | m5.1,    | See PD&R m.8   |
|     |   |             |                     | m5.3,    |                |
|     |   |             |                     | m5.6     |                |
|     |   |             |                     |          |                |
|     |   |             |                     | See PD&R |                |
|     |   |             |                     | m.8      |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Establish   | No of local energy  | See FPM  | See FPM m7.1   |
| 1.0 |   | residential | partnerships        | m7.1     |                |
| 9** |   | energy      |                     |          | See PD&R m8.1  |
|     |   | p           |                     | See PD&R |                |
| **  |   | artnerships |                     | m8.1     |                |
| m1. |   | with        |                     |          |                |
| 5** |   | cities,     |                     |          |                |
|     |   | counties,   |                     |          |                |
|     |   | states and  |                     |          |                |
|     |   | other local |                     |          |                |
|     |   | partners    |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   | ####### CPD |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| *   |   | Encourage   | Number of events    | 75       | [FY            |
| *B. |   | energy      | promoting ENERGY    |          | 0              |
| 1.0 |   | efficiency  | STAR new            |          | 7]{.underline} |
| 9** |   | in HOME and | construction        |          |                |
|     |   | CDBG funded | standards.          |          | 1\. Develop    |
| **  |   | new         |                     |          | training for   |
| m2- |   | c           |                     |          | inclusion in   |
| 1** |   | onstruction |                     |          | HOME program   |
|     |   | and         |                     |          |                |
|     |   | reh         |                     |          | -   Q2 -       |
|     |   | abilitation |                     |          |     Define the |
|     |   | projects.   |                     |          |     training   |
|     |   |             |                     |          |     material   |
|     |   |             |                     |          |     to be      |
|     |   |             |                     |          |     developed  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Q3-4 - ICF |
|     |   |             |                     |          |     develops,  |
|     |   |             |                     |          |     delivers   |
|     |   |             |                     |          |     training   |
|     |   |             |                     |          |     material   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   FY 08 Q1-  |
|     |   |             |                     |          |     First      |
|     |   |             |                     |          |     delivery   |
|     |   |             |                     |          |     by field   |
|     |   |             |                     |          |     offices    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2\. Continue   |
|     |   |             |                     |          | to hold Energy |
|     |   |             |                     |          | Star           |
|     |   |             |                     |          |                |
|     |   |             |                     |          | > events to    |
|     |   |             |                     |          | > implement    |
|     |   |             |                     |          | > A/S          |
|     |   |             |                     |          | > Patenaude's  |
|     |   |             |                     |          | > 4-18-06      |
|     |   |             |                     |          | > memo.        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3\. Encourage  |
|     |   |             |                     |          | grantees to    |
|     |   |             |                     |          | adopt Energy   |
|     |   |             |                     |          | Star for new   |
|     |   |             |                     |          | co             |
|     |   |             |                     |          | nstruction/gut |
|     |   |             |                     |          | rehabilitation |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 4 Facilitate   |
|     |   |             |                     |          | reporting of   |
|     |   |             |                     |          | Energy Star    |
|     |   |             |                     |          | c              |
|     |   |             |                     |          | ertifications. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Add for FY 08  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 1\. Explore    |
|     |   |             |                     |          | potential for  |
|     |   |             |                     |          | achieving      |
|     |   |             |                     |          | adoption of    |
|     |   |             |                     |          | Energy Star as |
|     |   |             |                     |          | guideline for  |
|     |   |             |                     |          | new            |
|     |   |             |                     |          | construction   |
|     |   |             |                     |          | in every       |
|     |   |             |                     |          | state.         |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  Explore    |
|     |   |             |                     |          |     potential  |
|     |   |             |                     |          |     for 1/3 of |
|     |   |             |                     |          |     grantees   |
|     |   |             |                     |          |     adopting   |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Star as    |
|     |   |             |                     |          |     standard   |
|     |   |             |                     |          |     for new    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |  construction. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3\. Examine    |
|     |   |             |                     |          | IDIS returns   |
|     |   |             |                     |          | as an          |
|     |   |             |                     |          | indicator for  |
|     |   |             |                     |          | setting future |
|     |   |             |                     |          | targets for    |
|     |   |             |                     |          | c              |
|     |   |             |                     |          | ertifications. |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Number of grantees  | 40       |                |
|     |   |             | adopting Energy     |          |                |
|     |   |             | Star for new        |          |                |
|     |   |             | construction or gut |          |                |
|     |   |             | rehab               |          |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Number of HOME or   | 3,200    |                |
|     |   |             | CDBG-funded units   |          |                |
|     |   |             | certified as Energy |          |                |
|     |   |             | Star.               |          |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| *   |   | Identify    | Number of           | 20       | ### FY 07 - Q3 |
| *B. |   | op          | feasibility         |          |                |
| 1.0 |   | portunities | assessments of      |          | 1.  Oak Ridge  |
| 9** |   | and assist  | potential for CHP   |          |     National   |
|     |   | with        | in housing assisted |          |     Laboratory |
| **m |   | feasibility | by HUD programs.    |          |     to prepare |
| 2-2 |   | analysis    |                     |          |     Version 2  |
| -** |   | Combined    |                     |          |     of the     |
|     |   | Heat and    |                     |          |                |
|     |   | Power (CHP) |                     |          |    Feasibility |
|     |   | in public   |                     |          |     Screening  |
|     |   | or assisted |                     |          |     Software   |
|     |   | housing     |                     |          |     and post   |
|     |   |             |                     |          |     on ORNL    |
|     |   |             |                     |          |     web site . |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  Revise     |
|     |   |             |                     |          |     "CHP       |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    Feasibility |
|     |   |             |                     |          |     Guide #2"  |
|     |   |             |                     |          |     to reflect |
|     |   |             |                     |          |     use of     |
|     |   |             |                     |          |     Version 2  |
|     |   |             |                     |          |     and post   |
|     |   |             |                     |          |     on HUD web |
|     |   |             |                     |          |     site.      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | ### Qs 3-4     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Complete   |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    feasibility |
|     |   |             |                     |          |     screening  |
|     |   |             |                     |          |     on 20      |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    multifamily |
|     |   |             |                     |          |     buildings. |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | ####### Pub |                     |          |                |
|     |   | lic and Ind |                     |          |                |
|     |   | ian Housing |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Base        | Percentage of PHAs  | #        | 1.  Re-issue   |
| 1.0 |   | appliance   | incorporating       | ## FY07  |     revised    |
| 9** |   | and product | ENERGY STAR in      |          |     Energy     |
|     |   | purchases   | procurement plans   | E        |     Star       |
| # m |   | in public   |                     | stablish |     Notice,    |
| 3-1 |   | housing on  |                     | baseline |     PIH        |
|     |   | Energy Star |                     |          |     2005-25,   |
|     |   | standards   |                     | ### FY08 |     to reflect |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     | Pct.     |     Policy Act |
|     |   |             |                     | target   |     of 2005    |
|     |   |             |                     | based on |                |
|     |   |             |                     | FY07     |   (EPAct 2005) |
|     |   |             |                     | b        |     requiring  |
|     |   |             |                     | aseline. |     Energy     |
|     |   |             |                     |          |     Star       |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   procurements |
|     |   |             |                     |          |     by PHAs    |
|     |   |             |                     |          |     unless not |
|     |   |             |                     |          |     c          |
|     |   |             |                     |          | ost-effective. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  Feature    |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Star in    |
|     |   |             |                     |          |     Public     |
|     |   |             |                     |          |     Housing    |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   Conservation |
|     |   |             |                     |          |                |
|     |   |             |                     |          |  Clearinghouse |
|     |   |             |                     |          |     (PHECC)    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Rewrite 24 |
|     |   |             |                     |          |     CFR 965 to |
|     |   |             |                     |          |     reflect    |
|     |   |             |                     |          |     EPAct 2005 |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 4.  Publicize  |
|     |   |             |                     |          |     bulk       |
|     |   |             |                     |          |     purchasing |
|     |   |             |                     |          |     web        |
|     |   |             |                     |          |     site/tool  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 5.  Publicize  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | PD&R-sponsored |
|     |   |             |                     |          |     web        |
|     |   |             |                     |          |     training   |
|     |   |             |                     |          |     to housing |
|     |   |             |                     |          |     agencies   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 6.  Provide    |
|     |   |             |                     |          |     guidance   |
|     |   |             |                     |          |     on cost    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |  effectiveness |
|     |   |             |                     |          |     in         |
|     |   |             |                     |          |     revision   |
|     |   |             |                     |          |     of Green   |
|     |   |             |                     |          |     Book.      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 7.  Identify   |
|     |   |             |                     |          |     state or   |
|     |   |             |                     |          |     local      |
|     |   |             |                     |          |     funding    |
|     |   |             |                     |          |     resources  |
|     |   |             |                     |          |     or rebates |
|     |   |             |                     |          |     that may   |
|     |   |             |                     |          |     be         |
|     |   |             |                     |          |     available. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | ```{=html}     |
|     |   |             |                     |          | <!-- -->       |
|     |   |             |                     |          | ```            |
|     |   |             |                     |          | 8.  Contractor |
|     |   |             |                     |          |     will       |
|     |   |             |                     |          |     survey     |
|     |   |             |                     |          |     (sample)   |
|     |   |             |                     |          |     PHAs. FY   |
|     |   |             |                     |          |     07 is      |
|     |   |             |                     |          |     baseline   |
|     |   |             |                     |          |     year. FY   |
|     |   |             |                     |          |     08         |
|     |   |             |                     |          |     targeted   |
|     |   |             |                     |          |     to be      |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    established |
|     |   |             |                     |          |     based on   |
|     |   |             |                     |          |     FY 07 data |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 9\. Conduct 92 |
|     |   |             |                     |          | Field Office   |
|     |   |             |                     |          | Energy Star    |
|     |   |             |                     |          | promotional    |
|     |   |             |                     |          | events         |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Build HOPE  | Number of HOPE VI   | FY 07:   | 1.  OPHI to    |
| 1.0 |   | VI          | projects that have  | 15       |     survey 15  |
| 9** |   | d           | adopted Energy Star |          |     HOPE VI    |
|     |   | evelopments | or propose to adopt | ### FY   |     projects;  |
| m   |   | to a high   | Energy Star for new |  08: 15  |     Contractor |
| 3-2 |   | standard of | construction or gut |          |     to assess  |
|     |   | energy      | rehabilitation      | (HOPE VI |     survey     |
|     |   | efficiency  |                     | projects |     results,   |
|     |   |             |                     | s        |     compile    |
|     |   |             |                     | urveyed) |     cumulative |
|     |   |             |                     |          |     listing of |
|     |   |             |                     |          |     HOPE VI    |
|     |   |             |                     |          |     projects   |
|     |   |             |                     |          |     that have  |
|     |   |             |                     |          |     certified  |
|     |   |             |                     |          |     or propose |
|     |   |             |                     |          |     to adopt   |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Star       |
|     |   |             |                     |          |     standard   |
|     |   |             |                     |          |     for new    |
|     |   |             |                     |          |     homes.     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  Promote    |
|     |   |             |                     |          |     energy     |
|     |   |             |                     |          |     efficiency |
|     |   |             |                     |          |     through    |
|     |   |             |                     |          |     HOPE VI    |
|     |   |             |                     |          |     grant      |
|     |   |             |                     |          |     incentives |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Future     |
|     |   |             |                     |          |     HOPE VI    |
|     |   |             |                     |          |     grants to  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | consider       |
|     |   |             |                     |          | minimum IECC   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | standards and  |
|     |   |             |                     |          | 1 point as     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | incentive for  |
|     |   |             |                     |          | Energy Star    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -              |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Improve     | Number of current   | #        | 1.  Contractor |
| 1.0 |   | tracking    | PHA energy audits   | ## FY 07 |     to survey  |
| 9** |   | and         |                     |          |     sample of  |
|     |   | monitoring  |                     | E        |     PHAs to    |
| **  |   | of energy   |                     | stablish |     determine  |
| m3- |   | efficiency  |                     | baseline |     num        |
| 3** |   | in public   |                     |          | ber/percentage |
|     |   | housing     |                     | #        |     of PHAs    |
|     |   |             |                     | ## FY 08 |     with       |
|     |   |             |                     |          |     current    |
|     |   |             |                     | E        |     energy     |
|     |   |             |                     | stablish |     audits     |
|     |   |             |                     | target   |                |
|     |   |             |                     | based on | 2.             |
|     |   |             |                     | FY 07    |   Refine/pilot |
|     |   |             |                     | baseline |                |
|     |   |             |                     |          |   benchmarking |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    methodology |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Pilot      |
|     |   |             |                     |          |     FY2008     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Conduct    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    feasibility |
|     |   |             |                     |          |     study      |
|     |   |             |                     |          |     FY2008     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Convene    |
|     |   |             |                     |          |     Federal    |
|     |   |             |                     |          |     Advisory   |
|     |   |             |                     |          |     Committee  |
|     |   |             |                     |          |     (FACA) FY  |
|     |   |             |                     |          |     2009       |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Implement  |
|     |   |             |                     |          |     utility    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   benchmarking |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Transition |
|     |   |             |                     |          |     public     |
|     |   |             |                     |          |     housing to |
|     |   |             |                     |          |                |
|     |   |             |                     |          | asset          |
|     |   |             |                     |          | management, to |
|     |   |             |                     |          | capture        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | utility        |
|     |   |             |                     |          | consumption    |
|     |   |             |                     |          | and costs at   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   the        |
|     |   |             |                     |          |     project    |
|     |   |             |                     |          |     level in   |
|     |   |             |                     |          |     FY 2008.   |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Streamline  | Increase in         | ##       | 1.  Promote    |
| 1.0 |   | energy      | projected energy    | # FY2007 |     energy     |
| 9** |   | performance | cost savings over   |          |                |
|     |   | contracting | the FY 06 baseline  | 5%       |    performance |
| **  |   | (EPC) in    | due to Energy       | increase |                |
| m3- |   | public      | Performance         | over FY  |    contracting |
| 4** |   | housing     | Contracts           | 06 cost  |     (EPC) to   |
|     |   |             |                     | savings  |     smaller    |
|     |   |             |                     |          |     housing    |
|     |   |             |                     | [FY2     |                |
|     |   |             |                     | 008]{.un |   authorities, |
|     |   |             |                     | derline} |     through    |
|     |   |             |                     |          |                |
|     |   |             |                     | 5% over  |    aggregation |
|     |   |             |                     | FY 07    |                |
|     |   |             |                     | cost     | 2.  Support    |
|     |   |             |                     | savings  |     housing    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    authorities |
|     |   |             |                     |          |     to act as  |
|     |   |             |                     |          |     own        |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    contractors |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Provide    |
|     |   |             |                     |          |     technical  |
|     |   |             |                     |          |     support    |
|     |   |             |                     |          |     for up to  |
|     |   |             |                     |          |     5 PHAs     |
|     |   |             |                     |          |     through    |
|     |   |             |                     |          |     contractor |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 4.  Continue   |
|     |   |             |                     |          |     capacity   |
|     |   |             |                     |          |     building   |
|     |   |             |                     |          |     for Field  |
|     |   |             |                     |          |     Offices    |
|     |   |             |                     |          |     through    |
|     |   |             |                     |          |     training   |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     workshops  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 5.  OFO to     |
|     |   |             |                     |          |     collect    |
|     |   |             |                     |          |     EPC data   |
|     |   |             |                     |          |     from field |
|     |   |             |                     |          |     offices    |
|     |   |             |                     |          |     updating   |
|     |   |             |                     |          |     EPC        |
|     |   |             |                     |          |     universe,  |
|     |   |             |                     |          |     baseline   |
|     |   |             |                     |          |     investment |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     savings    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 6.  Pilot      |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    streamlined |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    procurement |
|     |   |             |                     |          |     process    |
|     |   |             |                     |          |     for energy |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    performance |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    contracting |
|     |   |             |                     |          |     (EPC)      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | ```{=html}     |
|     |   |             |                     |          | <!-- -->       |
|     |   |             |                     |          | ```            |
|     |   |             |                     |          | 7.  Revise 24  |
|     |   |             |                     |          |     CFR 965 to |
|     |   |             |                     |          |     reflect    |
|     |   |             |                     |          |     new EPC    |
|     |   |             |                     |          |     guidelines |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 8.  Revise     |
|     |   |             |                     |          |     Green Book |
|     |   |             |                     |          |     for EPC to |
|     |   |             |                     |          |     eflect new |
|     |   |             |                     |          |     guidance   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 9.  Secure     |
|     |   |             |                     |          |     technical  |
|     |   |             |                     |          |     assistance |
|     |   |             |                     |          |     through    |
|     |   |             |                     |          |     contract   |
|     |   |             |                     |          |     support to |
|     |   |             |                     |          |     expedite   |
|     |   |             |                     |          |     EPC        |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    processing. |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Promote     |                     |          | 1.  Provide    |
| 1.0 |   | energy      |                     |          |     1-point    |
| 9** |   | c           |                     |          |     incentive  |
|     |   | onservation |                     |          |     in the     |
| **  |   | and         |                     |          |     Indian     |
| m3- |   | efficiency  |                     |          |     Community  |
| 5** |   | within      |                     |          |                |
|     |   | Indian      |                     |          |    Development |
|     |   | Country     |                     |          |     Block      |
|     |   |             |                     |          |     Grant      |
|     |   |             |                     |          |     Program    |
|     |   |             |                     |          |     for        |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   applications |
|     |   |             |                     |          |     that       |
|     |   |             |                     |          |     address    |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Star       |
|     |   |             |                     |          |     goals.     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2              |
|     |   |             |                     |          | .  Collaborate |
|     |   |             |                     |          |     with       |
|     |   |             |                     |          |     Tribally   |
|     |   |             |                     |          |     Designated |
|     |   |             |                     |          |     Housing    |
|     |   |             |                     |          |     Entities,  |
|     |   |             |                     |          |     other      |
|     |   |             |                     |          |     federal    |
|     |   |             |                     |          |     agencies   |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     entities   |
|     |   |             |                     |          |     on         |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   partnerships |
|     |   |             |                     |          |     to promote |
|     |   |             |                     |          |     energy     |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   conservation |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    efficiency. |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | # FHA Si    |                     |          |                |
|     |   | ngle Family |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | Feature the | Promote energy      | Increase | 1.  Update HUD |
|  B1 |   | Energy      | efficiency          | consumer |     Handbook   |
| .09 |   | Efficient   | improvements in     | a        |     4240.4     |
|     |   | Mortgage    | Single Family       | wareness |     Rev-2,     |
| # m |   | (and other  | Housing             | of EEMs  |     \"         |
| 4-1 |   | FHA         |                     | and      | Rehabilitation |
|     |   | products)   |                     | other    |     Home       |
|     |   | that        |                     | FHA      |     Mortgage   |
|     |   | promotes    |                     | products |                |
|     |   | energy      |                     |          |   Insurance,\" |
|     |   | efficiency  |                     |          |     which      |
|     |   | i           |                     |          |     provides   |
|     |   | mprovements |                     |          |     guidance   |
|     |   | in single   |                     |          |     to         |
|     |   | family      |                     |          |                |
|     |   | housing.    |                     |          |    mortgagees, |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    appraisers, |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     inspectors |
|     |   |             |                     |          |     on the     |
|     |   |             |                     |          |     203(k)     |
|     |   |             |                     |          |     programs,  |
|     |   |             |                     |          |     energy     |
|     |   |             |                     |          |     efficient  |
|     |   |             |                     |          |     mortgages, |
|     |   |             |                     |          |     w          |
|     |   |             |                     |          | eatherization, |
|     |   |             |                     |          |     and energy |
|     |   |             |                     |          |     efficient  |
|     |   |             |                     |          |                |
|     |   |             |                     |          |   improvements |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2.  From the   |
|     |   |             |                     |          |     Housing    |
|     |   |             |                     |          |     Counseling |
|     |   |             |                     |          |     SuperNOFA, |
|     |   |             |                     |          |     report the |
|     |   |             |                     |          |     number of  |
|     |   |             |                     |          |     housing    |
|     |   |             |                     |          |     counseling |
|     |   |             |                     |          |     agencies   |
|     |   |             |                     |          |     receiving  |
|     |   |             |                     |          |     the Policy |
|     |   |             |                     |          |     Priority   |
|     |   |             |                     |          |     rating     |
|     |   |             |                     |          |     point for  |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Star       |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | Provide     | Number of training  | 32       | 1.  Each HOC   |
|  B1 |   | training on | events with         |          |     to conduct |
| .09 |   | how FHA     | lenders,            |          |     8 training |
|     |   | si          | appraisers,         |          |     events or  |
| # m |   | ngle-family | underwriters, and   |          |     more to    |
| 4-2 |   | programs    | realtors promoting  |          |     include    |
|     |   | can be      | FHA products        |          |     EEM        |
|     |   | effectively | promoting energy    |          |     training   |
|     |   | used to     | efficiency          |          |     in events  |
|     |   | promote     |                     |          |     with       |
|     |   | energy      |                     |          |     lenders,   |
|     |   | efficiency. |                     |          |                |
|     |   |             |                     |          |    appraisers, |
|     |   |             |                     |          |                |
|     |   |             |                     |          |  underwriters, |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     realtors.  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2              |
|     |   |             |                     |          | .  Disseminate |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    information |
|     |   |             |                     |          |     which      |
|     |   |             |                     |          |     promotes   |
|     |   |             |                     |          |     energy     |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    efficiency. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 3.  Continue   |
|     |   |             |                     |          |     support    |
|     |   |             |                     |          |     for the    |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    partnership |
|     |   |             |                     |          |     with HUD,  |
|     |   |             |                     |          |     DOE, & EPA |
|     |   |             |                     |          |     Home       |
|     |   |             |                     |          |     Energy     |
|     |   |             |                     |          |     Efficiency |
|     |   |             |                     |          |     (PHEE).    |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Continue    | Number of Quarterly | 4        | 1.  Track EEMs |
| 1.0 |   | improved    | Reports on EEM      |          |     through    |
| 9** |   | tracking    | production          |          |     the        |
|     |   | and         |                     |          |                |
| **  |   | evaluate    |                     |          |   Computerized |
| m4- |   | performance |                     |          |     Homes      |
| 3** |   | of Energy   |                     |          |                |
|     |   | Efficient   |                     |          |   Underwriting |
|     |   | Mortgages.  |                     |          |     Management |
|     |   |             |                     |          |     System     |
|     |   |             |                     |          |     (CHUMS).   |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | # FHA       |                     |          |                |
|     |   | Multifamily |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| #   |   | Promote     | > Number of         | ###      | 1.  Increase   |
|  B1 |   | energy      | > training and      | FY 07-08 |     number of  |
| .09 |   | efficiency  | > industry events   |          |                |
|     |   | in assisted | > promoting HUD     | Minimum  |  presentations |
| # m |   | multifamily | > Energy Action     | of 2     |     of Energy  |
| 5-1 |   | programs by | > Plan and energy   |          |     Action     |
|     |   | promoting   | > efficiency        | Events   |     Plan at    |
|     |   | HUD Energy  | > strategies and    | per      |     industry   |
|     |   | Action Plan | > practices.        | Field    |     meetings.  |
|     |   | to external |                     | Office   |                |
|     |   | partners    |                     |          | 2.  Promote    |
|     |   | and         |                     |          |     HUD Energy |
|     |   | encourage   |                     |          |     Action     |
|     |   | all         |                     |          |     Plan to    |
|     |   | mortgage    |                     |          |     external   |
|     |   | insurance   |                     |          |     partners.  |
|     |   | applicants  |                     |          |                |
|     |   | to utilize  |                     |          |                |
|     |   | energy      |                     |          |                |
|     |   | saving      |                     |          |                |
|     |   | devices,    |                     |          |                |
|     |   | including   |                     |          |                |
|     |   | ENERGY STAR |                     |          |                |
|     |   | c           |                     |          |                |
|     |   | onstruction |                     |          |                |
|     |   | standards   |                     |          |                |
|     |   | and         |                     |          |                |
|     |   | appliances. |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | FY 07 - Number of   | ###      | 3.  Encourage  |
|     |   |             | mortgage applicants | FY 07-08 |     all        |
|     |   |             | encouraged to adopt |          |     mortgage   |
|     |   |             | energy efficient    | ### 100% |     applicants |
|     |   |             | measures.           |          |     to utilize |
|     |   |             |                     | ###      |     energy     |
|     |   |             | FY 08 - Number of   |  Of appl |     saving     |
|     |   |             | applicants who      | icants e |     devices    |
|     |   |             | adopt Energy Star   | ncourage |     including  |
|     |   |             | or other energy     | d to ado |     ENERGY     |
|     |   |             | efficiency          | pt Energ |     STAR       |
|     |   |             | measures.           | y Star)  |                |
|     |   |             |                     |          |   construction |
|     |   |             | (Measure dependent  | [FY      |     standards  |
|     |   |             | on availability of  | 08:]{.un |     and        |
|     |   |             | funding to perform  | derline} |                |
|     |   |             | enhancements to     |          |    appliances. |
|     |   |             | Development         | No. or   |                |
|     |   |             | Application         | pct. TBD |                |
|     |   |             | Processing (DAP) to |          |                |
|     |   |             | allow for such      | Of       |                |
|     |   |             | tracking.)          | ap       |                |
|     |   |             |                     | plicants |                |
|     |   |             |                     | who      |                |
|     |   |             |                     | adopt    |                |
|     |   |             |                     | ENERGY   |                |
|     |   |             |                     | STAR or  |                |
|     |   |             |                     | energy   |                |
|     |   |             |                     | ef       |                |
|     |   |             |                     | ficiency |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Continue or | Number of           | TBD      | 1.  Include    |
| 1.0 |   | initiate    | Weatherization      |          |     DOE-funded |
| 9** |   | HUD-DOE     | Pilot Partnership   | (D       |                |
|     |   | multifamily | projects            | ependent | weatherization |
| **  |   | wea         | facilitating energy | on DOE   |     activities |
| m5- |   | therization | efficiency          | and      |     in         |
| 2** |   | p           | improvements to     | Weathe   |                |
|     |   | artnerships | HUD-assisted or     | rization |    multifamily |
|     |   | [and other  | public housing      | As       |     projects   |
|     |   | strategies  | properties that     | sistance |     identified |
|     |   | for         | leverage energy     | Funds -  |     by PD&R    |
|     |   | including   | funding and         | number   |     and DOE in |
|     |   | energy      | services provided   | will be  |     MFH\'s     |
|     |   | efficiency  | by                  | based    |     Energy     |
|     |   | i           | DOE-Weatherization  | upon the |     Status     |
|     |   | mprovements | Assistance program  | avai     |     reporting. |
|     |   | in existing | funds or other      | lability |                |
|     |   | pr          | weatherization      | of funds |                |
|     |   | operties.]{ | funds.              | l        |                |
|     |   | .underline} |                     | everaged |                |
|     |   |             | .                   | from DOE |                |
|     |   |             |                     | or other |                |
|     |   |             |                     | s        |                |
|     |   |             |                     | ources.) |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Number of projects  | [FY      |                |
|     |   |             | approved for a      | 07]{.un  |                |
|     |   |             | reserve or          | derline} |                |
|     |   |             | replacement         |          |                |
|     |   |             | release, rent       | Use data |                |
|     |   |             | increase or         | gathered |                |
|     |   |             | adjustment, or      | to       |                |
|     |   |             | other strategy that | e        |                |
|     |   |             | included energy     | stablish |                |
|     |   |             | efficiency          | baseline |                |
|     |   |             | improvements. (See  | for      |                |
|     |   |             | DAS Hank Williams   | number   |                |
|     |   |             | 12/6/06 memorandum) | of       |                |
|     |   |             |                     | pr       |                |
|     |   |             |                     | operties |                |
|     |   |             |                     | that are |                |
|     |   |             |                     | approved |                |
|     |   |             |                     | for      |                |
|     |   |             |                     | energy   |                |
|     |   |             |                     | ef       |                |
|     |   |             |                     | ficiency |                |
|     |   |             |                     | impro    |                |
|     |   |             |                     | vements. |                |
|     |   |             |                     |          |                |
|     |   |             |                     | #        |                |
|     |   |             |                     | ## FY 08 |                |
|     |   |             |                     |          |                |
|     |   |             |                     | TBD      |                |
+-----+---+-------------+---------------------+----------+----------------+
| ##  | E |             | Number of approved  | TBD      | 1.  Begin      |
|  B1 | n |             | Section 202 and 811 |          |                |
| .09 | c |             | projects that       | Based on |   accumulating |
|     | o |             | utilize ENERGY STAR | FY 2007  |     data on    |
| ##  | u |             | construction        | funding  |     Firm       |
| m53 | r |             | standards and       | awards   |                |
|     | a |             | ENERGY STAR         |          |    Application |
|     | g |             | appliances in newly |          |     Requests   |
|     | e |             | constructed housing |          |     where      |
|     | u |             | based on FY 07      |          |                |
|     | s |             | funding awards.     |          |    competitive |
|     | e |             |                     |          |     scores     |
|     | o |             |                     |          |     included   |
|     | f |             |                     |          |     points for |
|     | E |             |                     |          |     energy     |
|     | N |             |                     |          |                |
|     | E |             |                     |          |   conservation |
|     | R |             |                     |          |     commitment |
|     | G |             |                     |          |                |
|     | Y |             |                     |          | 2.  Work with  |
|     | S |             |                     |          |     Energy     |
|     | T |             |                     |          |     Task Force |
|     | A |             |                     |          |     to         |
|     | R |             |                     |          |     establish  |
|     | n |             |                     |          |     energy     |
|     | e |             |                     |          |     efficiency |
|     | w |             |                     |          |     rating     |
|     | h |             |                     |          |     criteria   |
|     | o |             |                     |          |     for NOFA   |
|     | m |             |                     |          |                |
|     | e |             |                     |          | 3.  Consider   |
|     | s |             |                     |          |                |
|     | t |             |                     |          |    encouraging |
|     | a |             |                     |          |     energy     |
|     | n |             |                     |          |     audits in  |
|     | d |             |                     |          |                |
|     | a |             |                     |          |    conjunction |
|     | r |             |                     |          |     with       |
|     | d |             |                     |          |     physical   |
|     | s |             |                     |          |     needs      |
|     | i |             |                     |          |                |
|     | n |             |                     |          |    assessments |
|     | t |             |                     |          |     during     |
|     | h |             |                     |          |                |
|     | e |             |                     |          |    refinancing |
|     | d |             |                     |          |                |
|     | e |             |                     |          | 4.  Work with  |
|     | s |             |                     |          |     Energy     |
|     | i |             |                     |          |     Task Force |
|     | g |             |                     |          |     to         |
|     | n |             |                     |          |     identify   |
|     | , |             |                     |          |     possible   |
|     | c |             |                     |          |     technical  |
|     | o |             |                     |          |     resources  |
|     | n |             |                     |          |     for        |
|     | s |             |                     |          |     property   |
|     | t |             |                     |          |     owners     |
|     | r |             |                     |          |                |
|     | u |             |                     |          |                |
|     | c |             |                     |          |                |
|     | t |             |                     |          |                |
|     | i |             |                     |          |                |
|     | o |             |                     |          |                |
|     | n |             |                     |          |                |
|     | a |             |                     |          |                |
|     | n |             |                     |          |                |
|     | d |             |                     |          |                |
|     | r |             |                     |          |                |
|     | e |             |                     |          |                |
|     | f |             |                     |          |                |
|     | i |             |                     |          |                |
|     | n |             |                     |          |                |
|     | a |             |                     |          |                |
|     | n |             |                     |          |                |
|     | c |             |                     |          |                |
|     | i |             |                     |          |                |
|     | n |             |                     |          |                |
|     | g |             |                     |          |                |
|     | o |             |                     |          |                |
|     | f |             |                     |          |                |
|     | S |             |                     |          |                |
|     | e |             |                     |          |                |
|     | c |             |                     |          |                |
|     | 2 |             |                     |          |                |
|     | 0 |             |                     |          |                |
|     | 2 |             |                     |          |                |
|     | a |             |                     |          |                |
|     | n |             |                     |          |                |
|     | d |             |                     |          |                |
|     | 8 |             |                     |          |                |
|     | 1 |             |                     |          |                |
|     | 1 |             |                     |          |                |
|     | p |             |                     |          |                |
|     | r |             |                     |          |                |
|     | o |             |                     |          |                |
|     | j |             |                     |          |                |
|     | e |             |                     |          |                |
|     | c |             |                     |          |                |
|     | t |             |                     |          |                |
|     | s |             |                     |          |                |
|     | . |             |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Explore     | Report or strategy  | 1        | 1.  Convene a  |
| 1.0 |   | possible    | that describes      |          |     MFH task   |
| 9** |   | incentives  | underwriting        | Report   |     force      |
|     |   | for energy  | strategies and      | that     |     (with      |
| **  |   | efficiency  | policies providing  | d        |     Office of  |
| m5- |   | through FHA | incentives for new  | escribes |     General    |
| 4** |   | multifamily | applications for    | proposed |     Counsel    |
|     |   | insurance   | mortgage insurance  | unde     |     [and       |
|     |   | programs.   | or projects seeking | rwriting |     PD&R       |
|     |   |             | refinancing to      | st       | ]{.underline}) |
|     |   |             | adopt ENERGY STAR   | rategies |     to         |
|     |   |             | or other            | and      |     brainstorm |
|     |   |             | appropriate energy  | policies |     incentives |
|     |   |             | efficiency          |          |     to         |
|     |   |             | standards for mid-  |          |     encourage  |
|     |   |             | or low-rise         |          |     energy     |
|     |   |             | multifamily         |          |                |
|     |   |             | buildings.          |          |   conservation |
|     |   |             |                     |          |     (FY 07 --  |
|     |   |             |                     |          |     Q3)        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 2              |
|     |   |             |                     |          | .  Participate |
|     |   |             |                     |          |     (attend    |
|     |   |             |                     |          |     meetings,  |
|     |   |             |                     |          |     review and |
|     |   |             |                     |          |     comment on |
|     |   |             |                     |          |     scope of   |
|     |   |             |                     |          |     work and   |
|     |   |             |                     |          |     identify   |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    properties) |
|     |   |             |                     |          |     in         |
|     |   |             |                     |          |     EPA-funded |
|     |   |             |                     |          |     PD&R study |
|     |   |             |                     |          |     of         |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    incentives. |
|     |   |             |                     |          |     Complete   |
|     |   |             |                     |          |     study in   |
|     |   |             |                     |          |     FY 07 or   |
|     |   |             |                     |          |     early FY   |
|     |   |             |                     |          |     08         |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Develop     | Explore guidelines  | FY 07:   | 1.  Identify   |
| 1.0 |   | asset       | that assist         |          |     and        |
| 9** |   | management  | property managers   | 1        |     implement  |
|     |   | strategies  | to implement energy |          |                |
| **  |   | and         | efficient building  | Revised  |    Multifamily |
| m5- |   | guidance    | operations and      | Chapter  |     Asset      |
| 5** |   | for energy  | management          | 12       |     Management |
|     |   | efficiency  | practices such as   | Handbook |     Task Force |
|     |   | in          | (i) adopting Energy | 4350.    |     to develop |
|     |   | HUD         | Star product        | incor    |     strategies |
|     |   | -subsidized | purchasing          | porating |     for items: |
|     |   | multifamily | policies; (ii)      | gu       |     (i),       |
|     |   | properties. | flexible use of     | idelines |                |
|     |   |             | project reserves    |          |    (ii), (iii) |
|     |   |             | for investments in  | for      |     and (iv) . |
|     |   |             | lowering energy     | asset    |                |
|     |   |             | costs; (iii)        | ma       |                |
|     |   |             | conditions for      | nagement |                |
|     |   |             | budget adjustments  |          |                |
|     |   |             | and rent increases  |          |                |
|     |   |             | to finance energy   |          |                |
|     |   |             | improvements; and   |          |                |
|     |   |             | (iv) conditions     |          |                |
|     |   |             | under which         |          |                |
|     |   |             | properties can      |          |                |
|     |   |             | secure low-interest |          |                |
|     |   |             | financing from      |          |                |
|     |   |             | outside lending     |          |                |
|     |   |             | sources for         |          |                |
|     |   |             | energy-related      |          |                |
|     |   |             | improvements.       |          |                |
+-----+---+-------------+---------------------+----------+----------------+
|     |   | ######      |                     |          |                |
|     |   | # Manufactu |                     |          |                |
|     |   | red Housing |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Implement   | Approximately       | ##       | [FY            |
| 1.0 |   | energy      | 180,000 homes to    | # FY 07  | 0              |
| 9** |   | efficiency  | have energy         |          | 7]{.underline} |
|     |   | reco        | efficiency measures | I        |                |
| *   |   | mmendations | installed.          | mplement | Implement      |
| *m- |   | of          |                     | MHCC-    | previously     |
| 6** |   | M           |                     | approved | submitted      |
|     |   | anufactured |                     | st       | Manufactured   |
|     |   | Housing     |                     | andards. | Housing        |
|     |   | Consensus   |                     |          | Consensus      |
|     |   | Committee   |                     | #        | Committee      |
|     |   | (MHCC) in   |                     | ## FY 08 | (MHCC)         |
|     |   | m           |                     |          | proposals that |
|     |   | anufactured |                     | MHCC     | are now in     |
|     |   | housing     |                     | a        | rulemaking     |
|     |   |             |                     | nalysis/ | (including     |
|     |   |             |                     | deter    | enhanced       |
|     |   |             |                     | mination | condensation   |
|     |   |             |                     | of       | control).      |
|     |   |             |                     | proposal |                |
|     |   |             |                     | & HUD's  | ### FY 08      |
|     |   |             |                     | final    |                |
|     |   |             |                     | rule.    | Final rule on  |
|     |   |             |                     |          | MHCC actions   |
|     |   |             |                     | #        | for improved   |
|     |   |             |                     | ## FY 09 | appliance      |
|     |   |             |                     |          | efficiency,    |
|     |   |             |                     | I        | duct           |
|     |   |             |                     | mplement | insulation,    |
|     |   |             |                     | envelope | duct testing   |
|     |   |             |                     | U-value  | and vapor      |
|     |   |             |                     | rule.    | retarder. MHCC |
|     |   |             |                     |          | review of      |
|     |   |             |                     |          | proposed       |
|     |   |             |                     |          | improved       |
|     |   |             |                     |          | envelope U     |
|     |   |             |                     |          | values.        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | ### FY 09      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | 1.  Implement  |
|     |   |             |                     |          |     MHCC       |
|     |   |             |                     |          |     actions    |
|     |   |             |                     |          |     for        |
|     |   |             |                     |          |     improved   |
|     |   |             |                     |          |     appliance  |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    efficiency, |
|     |   |             |                     |          |     duct       |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    insulation, |
|     |   |             |                     |          |     duct       |
|     |   |             |                     |          |     testing    |
|     |   |             |                     |          |     and vapor  |
|     |   |             |                     |          |     retarder.  |
|     |   |             |                     |          |     If         |
|     |   |             |                     |          |     approved   |
|     |   |             |                     |          |     by MHCC,   |
|     |   |             |                     |          |     implement  |
|     |   |             |                     |          |     improved   |
|     |   |             |                     |          |     envelope U |
|     |   |             |                     |          |     values.    |
+-----+---+-------------+---------------------+----------+----------------+
|     |   | **Field     |                     |          |                |
|     |   | Policy and  |                     |          |                |
|     |   | M           |                     |          |                |
|     |   | anagement** |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Partner     | Number of local     | TBD      | To support the |
| 1.0 |   | with local  | energy partnerships |          | energy         |
| 9** |   | energy      | being facilitated   |          | efficiency     |
|     |   | efficiency  | by FPM, with active |          | objectives and |
| *   |   | groups, HUD | program area        |          | actions of HUD |
| *m- |   | program     | participation.      |          | program        |
| 7** |   | offices     |                     |          | offices, and   |
|     |   |             |                     |          | where program  |
|     |   |             |                     |          | offices have   |
|     |   |             |                     |          | identified     |
|     |   |             |                     |          | local partners |
|     |   |             |                     |          | and have       |
|     |   |             |                     |          | committed to a |
|     |   |             |                     |          | partnership,   |
|     |   |             |                     |          | FPM will       |
|     |   |             |                     |          | assist them in |
|     |   |             |                     |          | developing     |
|     |   |             |                     |          | local energy   |
|     |   |             |                     |          | partnerships   |
|     |   |             |                     |          | that           |
|     |   |             |                     |          | facilitate     |
|     |   |             |                     |          | implementation |
|     |   |             |                     |          | of HUD         |
|     |   |             |                     |          | activities to  |
|     |   |             |                     |          | reduce energy  |
|     |   |             |                     |          | consumption.   |
+-----+---+-------------+---------------------+----------+----------------+
|     |   | **PD&R**    |                     | ###      |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Conduct     | Study completed on  | #        | [FY            |
| 1.0 |   | energy      | multifamily         | ## FY 07 | 0              |
| 9** |   | related     | incentives          |          | 7]{.underline} |
|     |   | policy      |                     | Contract |                |
| *   |   | analysis    |                     | for      | Q2: Issue      |
| *m- |   | and         |                     | study    | solicitation   |
| 8** |   | research    |                     | awarded  | for EPA-funded |
|     |   | (PD&R)      |                     |          | study          |
|     |   |             |                     | #        |                |
|     |   |             |                     | ## FY 08 | Q3: Initiate   |
|     |   |             |                     |          | study          |
|     |   |             |                     | 100%     |                |
|     |   |             |                     | (study   | ### FY 08      |
|     |   |             |                     | co       |                |
|     |   |             |                     | mpleted) | Q1: Complete   |
|     |   |             |                     |          | study          |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Q2: Implement  |
|     |   |             |                     |          | r              |
|     |   |             |                     |          | ecommendations |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Phase I completed   | #        | ### FY 07      |
|     |   |             | of PATH Uniform     | ## FY 07 |                |
|     |   |             | Protocols           |          | Q1: Complete   |
|     |   |             |                     | 100% of  | Phase I        |
|     |   |             | Initiate 3 pilot    | Phase I  | protocols      |
|     |   |             | sites for Phase II  | study    |                |
|     |   |             | protocols.          | c        | Q2: Issue      |
|     |   |             |                     | ompleted | procurement    |
|     |   |             |                     |          | for Phase II   |
|     |   |             |                     | 3 Phase  | protocols and  |
|     |   |             |                     | II pilot | award contract |
|     |   |             |                     | projects | (Jan)          |
|     |   |             |                     | c        |                |
|     |   |             |                     | ompleted | Q3: Initiate   |
|     |   |             |                     |          | pilots for     |
|     |   |             |                     |          | Phase II       |
|     |   |             |                     |          | protocols      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | ### FY 08      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Q4: Complete   |
|     |   |             |                     |          | pilots         |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Energy              | #        | ### FY 07      |
|     |   |             | Star/property       | ## FY 07 |                |
|     |   |             | valuation study     |          | Study          |
|     |   |             | initiated           | TBD      | initiated.     |
|     |   |             |                     |          | Study will     |
|     |   |             |                     | #        | assess impact  |
|     |   |             |                     | ## FY 08 | on property    |
|     |   |             |                     |          | values of      |
|     |   |             |                     | 1 Final  | Energy Star    |
|     |   |             |                     | Report   | for new homes. |
|     |   |             |                     | co       |                |
|     |   |             |                     | mpleted. | ### FY 08      |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Complete Study |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Energy efficiency   | 100%     | FY 07, Q2:     |
|     |   |             | included in PATH    |          | Incorporate    |
|     |   |             | Concept Home        |          | specifications |
|     |   |             |                     |          | in concept     |
|     |   |             |                     |          | house          |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Conduct             | 4        | FY 07:         |
|     |   |             | webcasts/training   |          |                |
|     |   |             | broadcasts          |          | Q2: Advertise  |
|     |   |             |                     |          | training       |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Convene        |
|     |   |             |                     |          | initial        |
|     |   |             |                     |          | webcast (Feb)  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Q3 Convene     |
|     |   |             |                     |          | webcast #2     |
|     |   |             |                     |          | (April)        |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Convene        |
|     |   |             |                     |          | webcast #3     |
|     |   |             |                     |          | (June)         |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Q4: Convene    |
|     |   |             |                     |          | webcast #4     |
|     |   |             |                     |          | (August)       |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Issue          |
|     |   |             |                     |          | completion     |
|     |   |             |                     |          | certificates   |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 08:         |
|     |   |             |                     |          |                |
|     |   |             |                     |          | Q1-4: Continue |
|     |   |             |                     |          | training,      |
|     |   |             |                     |          | contingent on  |
|     |   |             |                     |          | funding        |
|     |   |             |                     |          | availability.  |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Convene national    | 1        | FY 07, Q3:     |
|     |   |             | partnerships        |          | Convene        |
|     |   |             | roundtable          |          | roundtable of  |
|     |   |             |                     |          | national       |
|     |   |             |                     |          | partners       |
+-----+---+-------------+---------------------+----------+----------------+
|     |   |             | Publish bi-monthly  | 5        | FY 07, Qs 2-4: |
|     |   |             | e-newsletters       |          | Publish        |
|     |   |             |                     |          | e-newsletters  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 08, Qs 1-4  |
|     |   |             |                     |          | Contingent of  |
|     |   |             |                     |          | funding        |
|     |   |             |                     |          | availability.  |
+-----+---+-------------+---------------------+----------+----------------+
|     |   | **Healthy   |                     | ###      |                |
|     |   | Homes and   |                     |          |                |
|     |   | Lead Hazard |                     |          |                |
|     |   | Control**   |                     |          |                |
+-----+---+-------------+---------------------+----------+----------------+
| **B |   | Develop     | Number of prototype | #        | FY 2007, Q1    |
| 1.0 |   | c           | notebook computer   | ## FY 07 | \-- Statement  |
| 9** |   | omputerized | units created and   |          | of Work for    |
|     |   | assessment  | tested.             | 6        | Development of |
| *   |   | tool for    |                     | housing  | Healthy Homes  |
| *m- |   | integrated  | Outcome: Energy     | units    | Energy         |
| 9** |   | energy and  | Efficiency and      | assessed | Efficiency     |
|     |   | en          | Healthy Homes       | for      | Assessment     |
|     |   | vironmental | programs will have  | energy   | Tool (HEAT)    |
|     |   | retrofits   | access to a         | ef       | revised and    |
|     |   |             | multi-purpose       | ficiency | included in    |
|     |   |             | housing assessment  | and      | HHLHC FY 2007  |
|     |   |             | tool combining      | healthy  | procurement    |
|     |   |             | energy efficiency   | homes    | plan           |
|     |   |             | and healthy homes   | s        |                |
|     |   |             | data.               | tandards | -   1 revised  |
|     |   |             |                     | tests    |     Statement  |
|     |   |             |                     | c        |     of Work    |
|     |   |             |                     | ompleted |     completed  |
|     |   |             |                     |          |     and        |
|     |   |             |                     | #        |                |
|     |   |             |                     | ## FY 08 |   incorporated |
|     |   |             |                     |          |     into the   |
|     |   |             |                     | 1 final  |     FY 2007    |
|     |   |             |                     | project  |                |
|     |   |             |                     | report,  |    procurement |
|     |   |             |                     | along    |     plan.      |
|     |   |             |                     | with     |                |
|     |   |             |                     | computer | FY 2007, Q2    |
|     |   |             |                     | ha       | \-- Contingent |
|     |   |             |                     | rdware/s | upon approval  |
|     |   |             |                     | oftware, | of HUD\'s FY   |
|     |   |             |                     | s        | 2007 budget,   |
|     |   |             |                     | ubmitted | procurement    |
|     |   |             |                     | and      | plan approved  |
|     |   |             |                     | fi       | and            |
|     |   |             |                     | nalized. | procurement    |
|     |   |             |                     |          | action         |
|     |   |             |                     |          | distributed    |
|     |   |             |                     |          | for bid.       |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2007, Q3    |
|     |   |             |                     |          | \-- Proposals  |
|     |   |             |                     |          | evaluated and  |
|     |   |             |                     |          | award made.    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -              |
|     |   |             |                     |          |    Procurement |
|     |   |             |                     |          |     completed. |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2007, Q3    |
|     |   |             |                     |          | \-- Review of  |
|     |   |             |                     |          | existing       |
|     |   |             |                     |          | assessment     |
|     |   |             |                     |          | tools          |
|     |   |             |                     |          | completed and  |
|     |   |             |                     |          | report         |
|     |   |             |                     |          | submitted to   |
|     |   |             |                     |          | HUD.           |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   1 report   |
|     |   |             |                     |          |     submitted  |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     reviewed.  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2007, Q3    |
|     |   |             |                     |          | \-- Prototype  |
|     |   |             |                     |          | HEAT developed |
|     |   |             |                     |          | and installed  |
|     |   |             |                     |          | on 2 notebook  |
|     |   |             |                     |          | computers.     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   2          |
|     |   |             |                     |          |                |
|     |   |             |                     |          |    functioning |
|     |   |             |                     |          |     notebook   |
|     |   |             |                     |          |     computers  |
|     |   |             |                     |          |     with       |
|     |   |             |                     |          |     prototype  |
|     |   |             |                     |          |     software   |
|     |   |             |                     |          |     loaded.    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2007, Q4    |
|     |   |             |                     |          | \-- HEAT pilot |
|     |   |             |                     |          | test conducted |
|     |   |             |                     |          | in 6 units in  |
|     |   |             |                     |          | Greensboro,    |
|     |   |             |                     |          | NC.            |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   6 housing  |
|     |   |             |                     |          |     units      |
|     |   |             |                     |          |     assessed   |
|     |   |             |                     |          |     for energy |
|     |   |             |                     |          |     efficiency |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     healthy    |
|     |   |             |                     |          |     homes      |
|     |   |             |                     |          |     standards  |
|     |   |             |                     |          |     tests      |
|     |   |             |                     |          |     completed  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2008, Q1    |
|     |   |             |                     |          | \-- HEAT pilot |
|     |   |             |                     |          | test conducted |
|     |   |             |                     |          | in 6 units in  |
|     |   |             |                     |          | Boston, MA.    |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   Assessment |
|     |   |             |                     |          |     of 6       |
|     |   |             |                     |          |     housing    |
|     |   |             |                     |          |     units in   |
|     |   |             |                     |          |     Boston, MA |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2008, Q1    |
|     |   |             |                     |          | \-- Evaluation |
|     |   |             |                     |          | of the HEAT    |
|     |   |             |                     |          | completed on   |
|     |   |             |                     |          | the basis of   |
|     |   |             |                     |          | data collected |
|     |   |             |                     |          | in pilot       |
|     |   |             |                     |          | testing in     |
|     |   |             |                     |          | Greensboro, NC |
|     |   |             |                     |          | and in Boston, |
|     |   |             |                     |          | MA             |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   1          |
|     |   |             |                     |          |     evaluation |
|     |   |             |                     |          |     delivered  |
|     |   |             |                     |          |     describing |
|     |   |             |                     |          |     the        |
|     |   |             |                     |          |     outcomes   |
|     |   |             |                     |          |     of the     |
|     |   |             |                     |          |     pilot      |
|     |   |             |                     |          |     tests.     |
|     |   |             |                     |          |                |
|     |   |             |                     |          | FY 2008, Q2    |
|     |   |             |                     |          | \-- Report of  |
|     |   |             |                     |          | HEAT           |
|     |   |             |                     |          | developed,     |
|     |   |             |                     |          | submitted to   |
|     |   |             |                     |          | HUD for        |
|     |   |             |                     |          | approval and   |
|     |   |             |                     |          | finalized on   |
|     |   |             |                     |          | the basis of   |
|     |   |             |                     |          | HUD comments.  |
|     |   |             |                     |          |                |
|     |   |             |                     |          | -   1 final    |
|     |   |             |                     |          |     project    |
|     |   |             |                     |          |     report,    |
|     |   |             |                     |          |     along with |
|     |   |             |                     |          |     computer   |
|     |   |             |                     |          |     hard       |
|     |   |             |                     |          | ware/software, |
|     |   |             |                     |          |     submitted  |
|     |   |             |                     |          |     and        |
|     |   |             |                     |          |     finalized. |
+-----+---+-------------+---------------------+----------+----------------+