**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding Source:** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:06 AM

**WBS Number:** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact:**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common Fund

cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

10600 0 0 10600 9601 0 116 882 82.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 7040 7040 7040 7040 7040 7040 7040 49280

0 0 0 304.017 304.017 304.017 304.017 304.017 304.017 304.017 2128.119

Sr Research Scientist B/I 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

**B/I Total** 0 0 0 9680 9680 9680 9680 9680 9680 9680 67760

0 0 0 504.298 504.298 504.298 504.298 504.298 504.298 504.298 3530.086

Computer Professional MR 0 0 2880 3212 1299 6904 0 0 0 0 14295

0 0 234.418 241.573 102.34 523.442 0 0 0 0 1101.773

Electrical Engineer MR 0 0 640 2603 2823 2596 0 0 0 0 8662

0 0 36.288 200.185 212.659 199.788 0 0 0 0 648.920

**MR Total** 0 0 3520 5815 4122 9500 0 0 0 0 22957

0 0 270.706 441.758 314.999 723.23 0 0 0 0 1750.693

Computer Professional R 0 0 348 9261 11174 6595 4268 4268 4268 4268
44450

0 0 35.608 769.885 909.118 541.957 342.688 342.688 342.688 342.688
3627.320

Electrical Engineer R 0 0 528 1819 1599 1232 1012 1012 1012 1012 9226

0 0 45.814 125.902 113.428 85.913 73.439 73.439 73.439 73.439 664.813

**R Total** 0 0 876 11080 12773 7827 5280 5280 5280 5280 53676

0 0 81.422 895.787 1022.546 627.87 416.127 416.127 416.127 416.127
4292.133

**Total** 0 0 4396 26575 26575 27007 14960 14960 14960 14960 144393

0 0 352.128 1841.843 1841.843 1855.398 920.425 920.425 920.425 920.425
9572.912

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

Page 1 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:07 AM

**B/I Total** 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

Other MR 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 3.528

Travel MR 0.0 0.0 0.0 10.0 24.0 0.0 0.0 0.0 0.0 0.0 43.170

**MR Total** 0.0 0.0 0.0 13.0 24.0 0.0 0.0 0.0 0.0 0.0 46.698

Other R 0.0 0.0 28.0 24.0 24.0 24.0 24.0 24.0 24.0 24.0 229.320

Travel R 0.0 0.0 0.0 66.0 112.0 56.0 56.0 56.0 56.0 56.0 579.750

**R Total** 0.0 0.0 28.0 90.0 136.0 80.0 80.0 80.0 80.0 80.0 809.070

**Total** 0.0 0.0 28.0 119.0 176.0 96.0 96.0 96.0 96.0 96.0 998.568

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 385 1990 2063 1975 1040 1040 1040 1040 10571

Page 2 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:07 AM

**WBS Number:** 3.6 **Description:** Trigger/DAQ

**Institution :** **Contact:**

The US ATLAS M&O estimate for the Trigger DAQ (TDAQ) includes costs for
Pre-operations, Operations, Maintenance, and

CERN common costs. The Maintenance Costs are included in the CERN common
costs.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

10600 0 0 10600 9601 0 116 882 82.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 7040 7040 7040 7040 7040 7040 7040 49280

0 0 0 304.017 304.017 304.017 304.017 304.017 304.017 304.017 2128.119

Sr Research Scientist B/I 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

**B/I Total** 0 0 0 9680 9680 9680 9680 9680 9680 9680 67760

0 0 0 504.298 504.298 504.298 504.298 504.298 504.298 504.298 3530.086

Computer Professional MR 0 0 2880 3212 1299 6904 0 0 0 0 14295

0 0 234.418 241.573 102.34 523.442 0 0 0 0 1101.773

Electrical Engineer MR 0 0 640 2603 2823 2596 0 0 0 0 8662

0 0 36.288 200.185 212.659 199.788 0 0 0 0 648.920

**MR Total** 0 0 3520 5815 4122 9500 0 0 0 0 22957

0 0 270.706 441.758 314.999 723.23 0 0 0 0 1750.693

Computer Professional R 0 0 348 9261 11174 6595 4268 4268 4268 4268
44450

0 0 35.608 769.885 909.118 541.957 342.688 342.688 342.688 342.688
3627.320

Electrical Engineer R 0 0 528 1819 1599 1232 1012 1012 1012 1012 9226

0 0 45.814 125.902 113.428 85.913 73.439 73.439 73.439 73.439 664.813

**R Total** 0 0 876 11080 12773 7827 5280 5280 5280 5280 53676

0 0 81.422 895.787 1022.546 627.87 416.127 416.127 416.127 416.127
4292.133

**Total** 0 0 4396 26575 26575 27007 14960 14960 14960 14960 144393

0 0 352.128 1841.843 1841.843 1855.398 920.425 920.425 920.425 920.425
9572.912

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

**B/I Total** 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

Other MR 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 3.528

Travel MR 0.0 0.0 0.0 10.0 24.0 0.0 0.0 0.0 0.0 0.0 43.170

**MR Total** 0.0 0.0 0.0 13.0 24.0 0.0 0.0 0.0 0.0 0.0 46.698

Other R 0.0 0.0 28.0 24.0 24.0 24.0 24.0 24.0 24.0 24.0 229.320

Page 3 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:07 AM

Travel R 0.0 0.0 0.0 66.0 112.0 56.0 56.0 56.0 56.0 56.0 579.750

**R Total** 0.0 0.0 28.0 90.0 136.0 80.0 80.0 80.0 80.0 80.0 809.070

**Total** 0.0 0.0 28.0 119.0 176.0 96.0 96.0 96.0 96.0 96.0 998.568

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 385 1990 2063 1975 1040 1040 1040 1040 10571

Page 4 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:08 AM

**WBS Number:** 3.6.1 **Description:** Pre Operations

**Institution :** **Contact:**

Pre operations test beam TDAQ shall include:

1\. Updating the user documentation to include latest software and
hardware descriptions and practices

2\. Electronic and software integration of test beam systems prior to
test beam data taking.

3\. On-call support and maintenance of running test beam systems.

4\. Archival storage of software and configuration information.

5\. Support of reference and distribution systems for TDAQ software.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1180 0 0 1180 1140 0 0 41 8.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 0 2200 1833 1173 1386 0 0 0 0 6592

0 0 175.917 140.342 92.051 102.085 0 0 0 0 510.395

Electrical Engineer MR 0 0 440 843 1063 836 0 0 0 0 3182

0 0 24.948 60.321 72.795 59.924 0 0 0 0 217.988

**MR Total** 0 0 2640 2676 2236 2222 0 0 0 0 9774

0 0 200.865 200.663 164.846 162.009 0 0 0 0 728.383

Computer Professional R 0 0 348 733 1393 396 0 0 0 0 2870

0 0 35.608 64.965 113.256 40.52 0 0 0 0 254.349

Electrical Engineer R 0 0 528 807 587 330 0 0 0 0 2252

0 0 45.814 52.463 39.989 18.711 0 0 0 0 156.977

**R Total** 0 0 876 1540 1980 726 0 0 0 0 5122

0 0 81.422 117.428 153.245 59.231 0 0 0 0 411.326

**Total** 0 0 3516 4216 4216 2948 0 0 0 0 14896

0 0 282.287 318.091 318.091 221.24 0 0 0 0 1139.709

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 3.528

Travel MR 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**MR Total** 0.0 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 16.278

Other R 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.760

Travel R 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**R Total** 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 24.510

**Total** 0.0 0.0 10.0 23.0 0.0 0.0 0.0 0.0 0.0 0.0 40.788

Page 5 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:08 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 294 347 318 221 0 0 0 0 1180

Page 6 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:08 AM

**WBS Number:** 3.6.1.1 **Description:** Supervisor RoI Builder

**Institution :** **Contact:** Not available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

101 0 0 101 101 0 0 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer MR 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 12.474 0 0 0 0 0 12.474

**MR Total** 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 12.474 0 0 0 0 0 12.474

Electrical Engineer R 0 0 528 367 147 0 0 0 0 0 1042

0 0 45.814 27.515 15.041 0 0 0 0 0 88.370

**R Total** 0 0 528 367 147 0 0 0 0 0 1042

0 0 45.814 27.515 15.041 0 0 0 0 0 88.370

**Total** 0 0 528 367 367 0 0 0 0 0 1262

0 0 45.814 27.515 27.515 0 0 0 0 0 100.844

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 46 28 28 0 0 0 0 0 101

Page 7 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:09 AM

**WBS Number:** 3.6.1.1.1 **Description:** Supervisor RoI Builder - ANL

**Institution :** ANL-TDAQ **Contact:** Not available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

66 0 0 66 66 0 0 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer R 0 0 348 147 147 0 0 0 0 0 642

0 0 35.608 15.041 15.041 0 0 0 0 0 65.690

**R Total** 0 0 348 147 147 0 0 0 0 0 642

0 0 35.608 15.041 15.041 0 0 0 0 0 65.690

**Total** 0 0 348 147 147 0 0 0 0 0 642

0 0 35.608 15.041 15.041 0 0 0 0 0 65.690

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 36 15 15 0 0 0 0 0 66

Page 8 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:09 AM

**WBS Number:** 3.6.1.1.2 **Description:** Supervisor RoI Builder - MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 35 0 0 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer MR 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 12.474 0 0 0 0 0 12.474

**MR Total** 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 12.474 0 0 0 0 0 12.474

Electrical Engineer R 0 0 180 220 0 0 0 0 0 0 400

0 0 10.206 12.474 0 0 0 0 0 0 22.680

**R Total** 0 0 180 220 0 0 0 0 0 0 400

0 0 10.206 12.474 0 0 0 0 0 0 22.680

**Total** 0 0 180 220 220 0 0 0 0 0 620

0 0 10.206 12.474 12.474 0 0 0 0 0 35.154

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 10 12 12 0 0 0 0 0 35

Page 9 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:09 AM

**WBS Number:** 3.6.1.2 **Description:** Communications and Travel

**Institution :** **Contact:** Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the test beam
TDAQ role during pre operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

16 0 0 16 0 0 0 16 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 3.528

Travel MR 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**MR Total** 0.0 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 16.278

**Total** 0.0 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 16.278

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 16 0 0 0 0 0 0 16

Page 10 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:10 AM

**WBS Number:** 3.6.1.2.1 **Description:** Communications and Travel

**Institution :** ANL-TDAQ **Contact:** Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the test beam
TDAQ role during pre operations.

This includes 1 trip to CERN per year in '03 and 2 in '04 and '06 for an
EE or CS at 2.5k\$ per trip plus 1.5k\$**Details of Estimate:**

per year in support of video conferencing and phone communications

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

8 0 0 8 0 0 0 8 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 1.5 0.0 0.0 0.0 0.0 0.0 0.0 1.638

Travel MR 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.450

**MR Total** 0.0 0.0 0.0 6.5 0.0 0.0 0.0 0.0 0.0 0.0 8.088

**Total** 0.0 0.0 0.0 6.5 0.0 0.0 0.0 0.0 0.0 0.0 8.088

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 8 0 0 0 0 0 0 8

Page 11 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:10 AM

**WBS Number:** 3.6.1.2.2 **Description:** Communications and Travel

**Institution :** Michigan State University-tdaq **Contact:** Not
available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the test beam
TDAQ role during pre operations.

This includes 1 trip to CERN per year in '03 and 2 in '04 and '06 for an
EE or CS at 2.5k\$ per trip plus 1.5k\$ **Details of Estimate:**

per year in support of video conferencing and phone communications

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

8 0 0 8 0 0 0 8 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 1.5 0.0 0.0 0.0 0.0 0.0 0.0 1.890

Travel MR 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**MR Total** 0.0 0.0 0.0 6.5 0.0 0.0 0.0 0.0 0.0 0.0 8.190

**Total** 0.0 0.0 0.0 6.5 0.0 0.0 0.0 0.0 0.0 0.0 8.190

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 8 0 0 0 0 0 0 8

Page 12 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:10 AM

**WBS Number:** 3.6.1.3 **Description:** Programming Support

**Institution :** **Contact:** Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1052 0 0 1052 1039 0 0 13 7.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 0 2200 1833 1173 1386 0 0 0 0 6592

0 0 175.917 140.342 92.051 102.085 0 0 0 0 510.395

Electrical Engineer MR 0 0 440 843 843 836 0 0 0 0 2962

0 0 24.948 60.321 60.321 59.924 0 0 0 0 205.514

**MR Total** 0 0 2640 2676 2016 2222 0 0 0 0 9554

0 0 200.865 200.663 152.372 162.009 0 0 0 0 715.909

Computer Professional R 0 0 348 733 1393 396 0 0 0 0 2870

0 0 35.608 64.965 113.256 40.52 0 0 0 0 254.349

Electrical Engineer R 0 0 0 440 440 330 0 0 0 0 1210

0 0 0 24.948 24.948 18.711 0 0 0 0 68.607

**R Total** 0 0 348 1173 1833 726 0 0 0 0 4080

0 0 35.608 89.913 138.204 59.231 0 0 0 0 322.956

**Total** 0 0 2988 3849 3849 2948 0 0 0 0 13634

0 0 236.473 290.576 290.576 221.24 0 0 0 0 1038.865

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**R Total** 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**Total** 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 12.750

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 236 303 291 221 0 0 0 0 1052

Page 13 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:11 AM

**WBS Number:** 3.6.1.3.1 **Description:** Programming Support - ANL

**Institution :** ANL-TDAQ **Contact:** Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date. This also includes
some added level of support for the cosmic ray run in

2006\.

In support of test beam operations ANL will provide approximately .1 CS
and .1 EE in FY 04, .05 in FY05 **Details of Estimate:**

(no TB) and 0.125 in FY 06

plus 2 trips

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

188 0 0 188 181 0 0 6 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional R 0 0 348 513 513 396 0 0 0 0 1770

0 0 35.608 52.491 52.491 40.52 0 0 0 0 181.110

**R Total** 0 0 348 513 513 396 0 0 0 0 1770

0 0 35.608 52.491 52.491 40.52 0 0 0 0 181.110

**Total** 0 0 348 513 513 396 0 0 0 0 1770

0 0 35.608 52.491 52.491 40.52 0 0 0 0 181.110

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.450

**R Total** 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.450

**Total** 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.450

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 36 59 52 41 0 0 0 0 188

Page 14 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:11 AM

**WBS Number:** 3.6.1.3.2 **Description:** Programming Support - MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date. This includes some
additional support for the cosmic ray run in 2006.

In support of test beam operations MSU will provide approximately .1 CS
and .1 EE in FY 04, .05 in FY05 **Details of Estimate:**

(no TB) and 0.125 in 06 plus one trip.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

187 0 0 187 180 0 0 6 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 0 0 0 0 220 0 0 0 0 220

0 0 0 0 0 12.474 0 0 0 0 12.474

Electrical Engineer MR 0 0 440 293 293 286 0 0 0 0 1312

0 0 24.948 16.613 16.613 16.216 0 0 0 0 74.390

**MR Total** 0 0 440 293 293 506 0 0 0 0 1532

0 0 24.948 16.613 16.613 28.69 0 0 0 0 86.864

Computer Professional R 0 0 0 220 220 0 0 0 0 0 440

0 0 0 12.474 12.474 0 0 0 0 0 24.948

Electrical Engineer R 0 0 0 440 440 330 0 0 0 0 1210

0 0 0 24.948 24.948 18.711 0 0 0 0 68.607

**R Total** 0 0 0 660 660 330 0 0 0 0 1650

0 0 0 37.422 37.422 18.711 0 0 0 0 93.555

**Total** 0 0 440 953 953 836 0 0 0 0 3182

0 0 24.948 54.035 54.035 47.401 0 0 0 0 180.419

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**R Total** 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**Total** 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 15 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:12 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 25 60 54 47 0 0 0 0 187

Page 16 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:12 AM

**WBS Number:** 3.6.1.3.3 **Description:** Programming Support - UCI

**Institution :** U. of California, Irvine **Contact:** Not available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

436 0 0 436 436 0 0 0 3.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 0 1760 733 733 506 0 0 0 0 3732

0 0 143.723 59.857 59.857 41.32 0 0 0 0 304.757

Electrical Engineer MR 0 0 0 550 550 550 0 0 0 0 1650

0 0 0 43.708 43.708 43.708 0 0 0 0 131.124

**MR Total** 0 0 1760 1283 1283 1056 0 0 0 0 5382

0 0 143.723 103.565 103.565 85.028 0 0 0 0 435.881

**Total** 0 0 1760 1283 1283 1056 0 0 0 0 5382

0 0 143.723 103.565 103.565 85.028 0 0 0 0 435.881

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 144 104 104 85 0 0 0 0 436

Page 17 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:12 AM

**WBS Number:** 3.6.1.3.4 **Description:** Programming Support - UW

**Institution :** University of Wisconsin, Madision-tdaq **Contact:**
Not available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

241 0 0 241 241 0 0 0 1.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 0 440 1100 440 660 0 0 0 0 2640

0 0 32.194 80.485 32.194 48.291 0 0 0 0 193.164

**MR Total** 0 0 440 1100 440 660 0 0 0 0 2640

0 0 32.194 80.485 32.194 48.291 0 0 0 0 193.164

Computer Professional R 0 0 0 0 660 0 0 0 0 0 660

0 0 0 0 48.291 0 0 0 0 0 48.291

**R Total** 0 0 0 0 660 0 0 0 0 0 660

0 0 0 0 48.291 0 0 0 0 0 48.291

**Total** 0 0 440 1100 1100 660 0 0 0 0 3300

0 0 32.194 80.485 80.485 48.291 0 0 0 0 241.455

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 32 80 80 48 0 0 0 0 241

Page 18 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:12 AM

**WBS Number:** 3.6.1.4 **Description:** Equipment

**Institution :** **Contact:** Not available

Test beam and calibration activities will require some specialized TDAQ
electronics. This equipment needs to be fabricated or

purchased. The equipment in this category is equipment that is not
subdetector specific and thus will be used in multiple test

beam setups.

Equipment required to support test beam operations. This estimate is
based on the level of spending **Details of Estimate:**

required for this activity during FY01/FY02.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

12 0 0 12 0 0 0 12 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.760

**R Total** 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.760

**Total** 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.760

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 12 0 0 0 0 0 0 0 12

Page 19 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:13 AM

**WBS Number:** 3.6.1.4.1 **Description:** Equipment ANL

**Institution :** ANL-TDAQ **Contact:** Not available

Test beam and calibration activities will require some specialized TDAQ
electronics. This equipment needs to be fabricated or

purchased. The equipment in this category is equipment that is not
subdetector specific and thus will be used in multiple test

beam setups.

Equipment required to support test beam operations. This estimate is
based on the level of spending **Details of Estimate:**

required for this activity during FY01/FY02.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

5 0 0 5 0 0 0 5 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.460

**R Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.460

**Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.460

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 5 0 0 0 0 0 0 0 5

Page 20 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:13 AM

**WBS Number:** 3.6.1.4.2 **Description:** Equipment MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

Test beam and calibration activities will require some specialized TDAQ
electronics. This equipment needs to be fabricated or

purchased. The equipment in this category is equipment that is not
subdetector specific and thus will be used in multiple test

beam setups.

Equipment required to support test beam operations. This estimate is
based on the level of spending **Details of Estimate:**

required for this activity during FY01/FY02.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

6 0 0 6 0 0 0 6 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**R Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 6 0 0 0 0 0 0 0 6

Page 21 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:13 AM

**WBS Number:** 3.6.2 **Description:** Operations

**Institution :** **Contact:**

Operations shall include:

1\. Updating the user documentation to include latest software and
hardware descriptions and practices

2\. Electronic and software integration of detector systems prior to
data taking.

3\. On-call support and maintenance of running detector TDAQ systems.

4\. Archival storage of software and configuration information.

5\. Support of reference and distribution systems for TDAQ software.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

9419 0 0 9419 8462 0 116 842 73.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 7040 7040 7040 7040 7040 7040 7040 49280

0 0 0 304.017 304.017 304.017 304.017 304.017 304.017 304.017 2128.119

Sr Research Scientist B/I 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

**B/I Total** 0 0 0 9680 9680 9680 9680 9680 9680 9680 67760

0 0 0 504.298 504.298 504.298 504.298 504.298 504.298 504.298 3530.086

Computer Professional MR 0 0 680 1379 126 5518 0 0 0 0 7703

0 0 58.501 101.231 10.289 421.357 0 0 0 0 591.378

Electrical Engineer MR 0 0 200 1760 1760 1760 0 0 0 0 5480

0 0 11.34 139.864 139.864 139.864 0 0 0 0 430.932

**MR Total** 0 0 880 3139 1886 7278 0 0 0 0 13183

0 0 69.841 241.095 150.153 561.221 0 0 0 0 1022.310

Computer Professional R 0 0 0 8528 9781 6199 4268 4268 4268 4268 41580

0 0 0 704.92 795.862 501.437 342.688 342.688 342.688 342.688 3372.971

Electrical Engineer R 0 0 0 1012 1012 902 1012 1012 1012 1012 6974

0 0 0 73.439 73.439 67.202 73.439 73.439 73.439 73.439 507.836

**R Total** 0 0 0 9540 10793 7101 5280 5280 5280 5280 48554

0 0 0 778.359 869.301 568.639 416.127 416.127 416.127 416.127 3880.807

**Total** 0 0 880 22359 22359 24059 14960 14960 14960 14960 129497

0 0 69.841 1523.752 1523.752 1634.158 920.425 920.425 920.425 920.425
8433.203

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

**B/I Total** 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

Travel MR 0.0 0.0 0.0 0.0 24.0 0.0 0.0 0.0 0.0 0.0 30.420

Page 22 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:14 AM

**MR Total** 0.0 0.0 0.0 0.0 24.0 0.0 0.0 0.0 0.0 0.0 30.420

Other R 0.0 0.0 18.0 24.0 24.0 24.0 24.0 24.0 24.0 24.0 217.560

Travel R 0.0 0.0 0.0 56.0 112.0 56.0 56.0 56.0 56.0 56.0 567.000

**R Total** 0.0 0.0 18.0 80.0 136.0 80.0 80.0 80.0 80.0 80.0 784.560

**Total** 0.0 0.0 18.0 96.0 176.0 96.0 96.0 96.0 96.0 96.0 957.780

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 91 1643 1744 1753 1040 1040 1040 1040 9391

Page 23 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:14 AM

**WBS Number:** 3.6.2.1 **Description:** Supervisor RoI Builder

**Institution :** **Contact:** Not available

The Supervisor RoI Builder is the sole responsibility of US groups. Full
support for the hardware, software and documentation

will be required for this system from the time that this system is
deployed

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2440 0 0 2440 2392 0 0 48 17.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Sr Research Scientist B/I 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

**B/I Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

Computer Professional MR 0 0 300 0 0 0 0 0 0 0 300

0 0 30.697 0 0 0 0 0 0 0 30.697

Electrical Engineer MR 0 0 200 0 0 0 0 0 0 0 200

0 0 11.34 0 0 0 0 0 0 0 11.340

**MR Total** 0 0 500 0 0 0 0 0 0 0 500

0 0 42.037 0 0 0 0 0 0 0 42.037

Computer Professional R 0 0 0 557 557 586 748 748 748 748 4692

0 0 0 56.993 56.993 59.961 66.5 66.5 66.5 66.5 439.947

Electrical Engineer R 0 0 0 1012 1012 902 1012 1012 1012 1012 6974

0 0 0 73.439 73.439 67.202 73.439 73.439 73.439 73.439 507.836

**R Total** 0 0 0 1569 1569 1488 1760 1760 1760 1760 11666

0 0 0 130.432 130.432 127.163 139.939 139.939 139.939 139.939 947.783

**Total** 0 0 500 4209 4209 4128 4400 4400 4400 4400 30646

0 0 42.037 330.713 330.713 327.444 340.22 340.22 340.22 340.22 2391.787

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 6.0 48.216

**R Total** 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 6.0 48.216

**Total** 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 6.0 48.216

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 42 338 338 334 347 347 347 347 2440

Page 24 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:14 AM

**WBS Number:** 3.6.2.1.1 **Description:** Supervisor RoI Builder - ANL

**Institution :** ANL-TDAQ **Contact:** Not available

The Supervisor RoI Builder is the sole responsibility of US groups. Full
support for the hardware, software and documentation

will be required for this system from the time that this system is
deployed

This includes 50% of a CS starting in '06 with slightly more labor
during initial beam startup (06-08). It also**Details of Estimate:**

includes material costs of \$600 in '04, 4k\$ in '05 and beyond.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2105 0 0 2105 2075 0 0 31 14.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Sr Research Scientist B/I 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

**B/I Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 200.281 200.281 200.281 200.281 200.281 200.281 200.281 1401.967

Computer Professional MR 0 0 300 0 0 0 0 0 0 0 300

0 0 30.697 0 0 0 0 0 0 0 30.697

**MR Total** 0 0 300 0 0 0 0 0 0 0 300

0 0 30.697 0 0 0 0 0 0 0 30.697

Computer Professional R 0 0 0 557 557 586 528 528 528 528 3812

0 0 0 56.993 56.993 59.961 54.026 54.026 54.026 54.026 390.051

Electrical Engineer R 0 0 0 352 352 352 352 352 352 352 2464

0 0 0 36.017 36.017 36.017 36.017 36.017 36.017 36.017 252.119

**R Total** 0 0 0 909 909 938 880 880 880 880 6276

0 0 0 93.01 93.01 95.978 90.043 90.043 90.043 90.043 642.170

**Total** 0 0 300 3549 3549 3578 3520 3520 3520 3520 25056

0 0 30.697 293.291 293.291 296.259 290.324 290.324 290.324 290.324
2074.834

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 4.0 4.0 30.576

**R Total** 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 4.0 4.0 30.576

**Total** 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 4.0 4.0 30.576

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 25 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:15 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 31 298 298 301 295 295 295 295 2105

Page 26 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:15 AM

**WBS Number:** 3.6.2.1.2 **Description:** Supervisor RoI Builder - MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

The Supervisor RoI Builder is the sole responsibility of US groups. Full
support for the hardware, software and documentation

will be required for this system from the time that this system is
deployed

This includes 50% of a EE starting in '06. It also includes material
costs of \$2000 in '05 to 12.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

335 0 0 335 317 0 0 18 3.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer MR 0 0 200 0 0 0 0 0 0 0 200

0 0 11.34 0 0 0 0 0 0 0 11.340

**MR Total** 0 0 200 0 0 0 0 0 0 0 200

0 0 11.34 0 0 0 0 0 0 0 11.340

Computer Professional R 0 0 0 0 0 0 220 220 220 220 880

0 0 0 0 0 0 12.474 12.474 12.474 12.474 49.896

Electrical Engineer R 0 0 0 660 660 550 660 660 660 660 4510

0 0 0 37.422 37.422 31.185 37.422 37.422 37.422 37.422 255.717

**R Total** 0 0 0 660 660 550 880 880 880 880 5390

0 0 0 37.422 37.422 31.185 49.896 49.896 49.896 49.896 305.613

**Total** 0 0 200 660 660 550 880 880 880 880 5590

0 0 11.34 37.422 37.422 31.185 49.896 49.896 49.896 49.896 316.953

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 2.0 2.0 17.640

**R Total** 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 2.0 2.0 17.640

**Total** 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 2.0 2.0 17.640

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 11 40 40 34 52 52 52 52 335

Page 27 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:15 AM

**WBS Number:** 3.6.2.2 **Description:** Communications and Travel

**Institution :** **Contact:** Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the detector
TDAQ system during operations

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

456 0 0 456 0 0 116 340 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 0.0 0.0 24.0 0.0 0.0 0.0 0.0 0.0 30.420

**MR Total** 0.0 0.0 0.0 0.0 24.0 0.0 0.0 0.0 0.0 0.0 30.420

Travel R 0.0 0.0 0.0 40.0 96.0 40.0 40.0 40.0 40.0 40.0 425.880

**R Total** 0.0 0.0 0.0 40.0 96.0 40.0 40.0 40.0 40.0 40.0 425.880

**Total** 0.0 0.0 0.0 40.0 120.0 40.0 40.0 40.0 40.0 40.0 456.300

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 51 152 51 51 51 51 51 456

Page 28 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:16 AM

**WBS Number:** 3.6.2.2.1 **Description:** Communications and Travel -
ANL

**Institution :** ANL-TDAQ **Contact:** Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the detector
TDAQ system during operations

Travel (this represents 4 trips to CERN at 2.5k\$ per trip) for the CS
involved in support (in \'07 a 30k **Details of Estimate:**

residency cost is assumed).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

116 0 0 116 0 0 116 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.740

**MR Total** 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.740

Travel R 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 108.360

**R Total** 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 108.360

**Total** 0.0 0.0 0.0 10.0 30.0 10.0 10.0 10.0 10.0 10.0 116.100

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 13 39 13 13 13 13 13 116

Page 29 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:16 AM

**WBS Number:** 3.6.2.2.2 **Description:** Communications and Travel -
MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the detector
TDAQ system during operations

Travel (this represents 4 trips to CERN at 2.5k\$ per trip) for the EE
involved (in \'07 a 30k residency cost is **Details of Estimate:**

assumed).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

113 0 0 113 0 0 0 113 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

**MR Total** 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

Travel R 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**R Total** 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**Total** 0.0 0.0 0.0 10.0 30.0 10.0 10.0 10.0 10.0 10.0 113.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 13 38 13 13 13 13 13 113

Page 30 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:16 AM

**WBS Number:** 3.6.2.2.3 **Description:** Communications and Travel -
UCI

**Institution :** U. of California, Irvine **Contact:** Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the detector
TDAQ system during operations

Travel (this represents 4 trips to CERN at 2.5k\$ per trip) for the CS
involved (in \'07 a 30k residency cost is**Details of Estimate:**

assumed).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

113 0 0 113 0 0 0 113 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

**MR Total** 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

Travel R 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**R Total** 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**Total** 0.0 0.0 0.0 10.0 30.0 10.0 10.0 10.0 10.0 10.0 113.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 13 38 13 13 13 13 13 113

Page 31 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:17 AM

**WBS Number:** 3.6.2.2.4 **Description:** Communications and Travel -
UW

**Institution :** University of Wisconsin, Madision-tdaq **Contact:**
Not available

Consultation and effective interaction with the system designers will
require both travel and phone or video conferencing. This

area includes videoconferencing and travel in support of the detector
TDAQ system during operations

Travel (this represents 4 trips to CERN at 2.5k\$ per trip) for the CS
involved (in \'07 a 30k residency cost is**Details of Estimate:**

assumed)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

113 0 0 113 0 0 0 113 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

**MR Total** 0.0 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 7.560

Travel R 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**R Total** 0.0 0.0 0.0 10.0 24.0 10.0 10.0 10.0 10.0 10.0 105.840

**Total** 0.0 0.0 0.0 10.0 30.0 10.0 10.0 10.0 10.0 10.0 113.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 13 38 13 13 13 13 13 113

Page 32 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:17 AM

**WBS Number:** 3.6.2.3 **Description:** Programming Support

**Institution :** **Contact:** Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

6354 0 0 6354 6070 0 0 284 56.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 7040 7040 7040 7040 7040 7040 7040 49280

0 0 0 304.017 304.017 304.017 304.017 304.017 304.017 304.017 2128.119

**B/I Total** 0 0 0 7040 7040 7040 7040 7040 7040 7040 49280

0 0 0 304.017 304.017 304.017 304.017 304.017 304.017 304.017 2128.119

Computer Professional MR 0 0 380 1379 126 5518 0 0 0 0 7403

0 0 27.804 101.231 10.289 421.357 0 0 0 0 560.681

Electrical Engineer MR 0 0 0 1760 1760 1760 0 0 0 0 5280

0 0 0 139.864 139.864 139.864 0 0 0 0 419.592

**MR Total** 0 0 380 3139 1886 7278 0 0 0 0 12683

0 0 27.804 241.095 150.153 561.221 0 0 0 0 980.273

Computer Professional R 0 0 0 7971 9224 5613 3520 3520 3520 3520 36888

0 0 0 647.927 738.869 441.476 276.188 276.188 276.188 276.188 2933.024

**R Total** 0 0 0 7971 9224 5613 3520 3520 3520 3520 36888

0 0 0 647.927 738.869 441.476 276.188 276.188 276.188 276.188 2933.024

**Total** 0 0 380 18150 18150 19931 10560 10560 10560 10560 98851

0 0 27.804 1193.039 1193.039 1306.714 580.205 580.205 580.205 580.205
6041.416

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

**B/I Total** 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 142.800

Travel R 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 141.120

**R Total** 0.0 0.0 0.0 16.0 16.0 16.0 16.0 16.0 16.0 16.0 141.120

**Total** 0.0 0.0 0.0 32.0 32.0 32.0 32.0 32.0 32.0 32.0 283.920

Page 33 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:18 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 28 1234 1234 1347 621 621 621 621 6325

Page 34 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:18 AM

**WBS Number:** 3.6.2.3.1 **Description:** Programming Support - ANL

**Institution :** ANL-TDAQ **Contact:** Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

The support for the LVL2 software will involve 50% of a CS per year. A
slightly higher level is required **Details of Estimate:**

before and during initial running.

Base & infrastructure

1 Post Doc for programming support in 2006 to 2012.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1698 0 0 1698 1626 0 0 72 13.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 77.887 77.887 77.887 77.887 77.887 77.887 77.887 545.209

**B/I Total** 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 77.887 77.887 77.887 77.887 77.887 77.887 77.887 545.209

Computer Professional MR 0 0 0 0 0 880 0 0 0 0 880

0 0 0 0 0 90.043 0 0 0 0 90.043

**MR Total** 0 0 0 0 0 880 0 0 0 0 880

0 0 0 0 0 90.043 0 0 0 0 90.043

Computer Professional R 0 0 0 2420 2420 1320 880 880 880 880 9680

0 0 0 247.619 247.619 135.065 90.043 90.043 90.043 90.043 990.475

**R Total** 0 0 0 2420 2420 1320 880 880 880 880 9680

0 0 0 247.619 247.619 135.065 90.043 90.043 90.043 90.043 990.475

**Total** 0 0 0 4180 4180 3960 2640 2640 2640 2640 22880

0 0 0 325.506 325.506 302.995 167.93 167.93 167.93 167.93 1625.727

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 72.240

**B/I Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 72.240

**Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 72.240

Page 35 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:18 AM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 336 336 313 178 178 178 178 1698

Page 36 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:18 AM

**WBS Number:** 3.6.2.3.2 **Description:** Programming Support - MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

The support for the LVL2 software will involve 50% of a CS per year. A
slightly higher level is required **Details of Estimate:**

before and during initial running.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1246 0 0 1246 1175 0 0 71 12.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 84.89 84.89 84.89 84.89 84.89 84.89 84.89 594.230

**B/I Total** 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 84.89 84.89 84.89 84.89 84.89 84.89 84.89 594.230

Computer Professional MR 0 0 0 396 0 1451 0 0 0 0 1847

0 0 0 22.453 0 82.272 0 0 0 0 104.725

**MR Total** 0 0 0 396 0 1451 0 0 0 0 1847

0 0 0 22.453 0 82.272 0 0 0 0 104.725

Computer Professional R 0 0 0 1584 1980 1320 880 880 880 880 8404

0 0 0 89.813 112.266 74.844 49.896 49.896 49.896 49.896 476.507

**R Total** 0 0 0 1584 1980 1320 880 880 880 880 8404

0 0 0 89.813 112.266 74.844 49.896 49.896 49.896 49.896 476.507

**Total** 0 0 0 3740 3740 4531 2640 2640 2640 2640 22571

0 0 0 197.156 197.156 242.006 134.786 134.786 134.786 134.786 1175.462

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel B/I 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**B/I Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 37 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:19 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 207 207 252 145 145 145 145 1246

Page 38 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:19 AM

**WBS Number:** 3.6.2.3.3 **Description:** Programming Support - UCI

**Institution :** U. of California, Irvine **Contact:** Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

The support for the LVL2 software will involve 50% of a CS per year. A
slightly higher level is required **Details of Estimate:**

before and during initial running.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2000 0 0 2000 1929 0 0 71 17.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 55 55 55 55 55 55 55 385.000

**B/I Total** 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 55 55 55 55 55 55 55 385.000

Computer Professional MR 0 0 0 807 126 1867 0 0 0 0 2800

0 0 0 65.9 10.289 152.46 0 0 0 0 228.649

Electrical Engineer MR 0 0 0 1760 1760 1760 0 0 0 0 5280

0 0 0 139.864 139.864 139.864 0 0 0 0 419.592

**MR Total** 0 0 0 2567 1886 3627 0 0 0 0 8080

0 0 0 205.764 150.153 292.324 0 0 0 0 648.241

Computer Professional R 0 0 0 2383 3064 1653 880 880 880 880 10620

0 0 0 194.597 250.208 134.985 71.861 71.861 71.861 71.861 867.234

**R Total** 0 0 0 2383 3064 1653 880 880 880 880 10620

0 0 0 194.597 250.208 134.985 71.861 71.861 71.861 71.861 867.234

**Total** 0 0 0 6710 6710 7040 2640 2640 2640 2640 31020

0 0 0 455.361 455.361 482.309 126.861 126.861 126.861 126.861 1900.475

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**R Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

Page 39 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:19 AM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 465 465 492 137 137 137 137 1971

Page 40 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:19 AM

**WBS Number:** 3.6.2.3.4 **Description:** Programming Support - UW

**Institution :** University of Wisconsin, Madision-tdaq **Contact:**
Not available

The TDAQ software is primarily written by the members of the TDAQ team.
As hardware, network technology and operating

systems and capabilities evolve so too will the software. This requires
a dedicated effort from within ATLAS to support

software and to keep the documentation up to date.

The support for the LVL2 software will involve 50% of a CS per year. A
slightly higher level is required **Details of Estimate:**

before and during initial running.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1410 0 0 1410 1340 0 0 71 12.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 86.24 86.24 86.24 86.24 86.24 86.24 86.24 603.680

**B/I Total** 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 86.24 86.24 86.24 86.24 86.24 86.24 86.24 603.680

Computer Professional MR 0 0 380 176 0 1320 0 0 0 0 1876

0 0 27.804 12.878 0 96.582 0 0 0 0 137.264

**MR Total** 0 0 380 176 0 1320 0 0 0 0 1876

0 0 27.804 12.878 0 96.582 0 0 0 0 137.264

Computer Professional R 0 0 0 1584 1760 1320 880 880 880 880 8184

0 0 0 115.898 128.776 96.582 64.388 64.388 64.388 64.388 598.808

**R Total** 0 0 0 1584 1760 1320 880 880 880 880 8184

0 0 0 115.898 128.776 96.582 64.388 64.388 64.388 64.388 598.808

**Total** 0 0 380 3520 3520 4400 2640 2640 2640 2640 22380

0 0 27.804 215.016 215.016 279.404 150.628 150.628 150.628 150.628
1339.752

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**R Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

**Total** 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 8.0 8.0 70.560

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 41 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:20 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 28 225 225 289 161 161 161 161 1410

Page 42 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:20 AM

**WBS Number:** 3.6.2.4 **Description:** Test facilities

**Institution :** **Contact:** Not available

TDAQ hardware used in the ATLAS experiment will be need to be checked
and evaluated in a test lab periodically. Such a

facility will require computers, network equipment, etc. This equipment
needs to be supported and replaced on an as needed

basis. This item includes support for such a test lab and necessary
equipment

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

169 0 0 169 0 0 0 169 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 169.344

**R Total** 0.0 0.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 169.344

**Total** 0.0 0.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 18.0 169.344

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 21 21 21 21 21 21 21 21 169

Page 43 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:20 AM

**WBS Number:** 3.6.2.4.1 **Description:** Test Facilities - ANL

**Institution :** ANL-TDAQ **Contact:** Not available

TDAQ hardware used in the ATLAS experiment will need to be checked and
evaluated in a test lab periodically. Such a facility

will require computers, network equipment, etc. This equipment needs to
be supported and replaced on an as needed basis.

This item includes support for such a test lab and necessary equipment

The ATLAS wide cost for support of test facilities is expected to be
60k\$ in 2005 and beyond. ANL will **Details of Estimate:**

need to support some additional equipment in support of the SRB system
which is the sole responsibility of the US groups.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

79 0 0 79 0 0 0 79 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 78.624

**R Total** 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 78.624

**Total** 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 78.624

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 10 10 10 10 10 10 10 10 79

Page 44 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:20 AM

**WBS Number:** 3.6.2.4.2 **Description:** Test Facilities - MSU

**Institution :** Michigan State University-tdaq **Contact:** Not
available

TDAQ hardware used in the ATLAS experiment will need to be checked and
evaluated in a test lab periodically. Such a facility

will require computers, network equipment, etc. This equipment needs to
be supported and replaced on an as needed basis.

This item includes support for such a test lab and necessary equipment

The ATLAS wide cost for support of test facilities is expected to be
60k\$ in 2005 and beyond. MSU will **Details of Estimate:**

provide some hardware in support of the SRB which is the sole
responsibility of US groups.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

91 0 0 91 0 0 0 91 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 90.720

**R Total** 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 90.720

**Total** 0.0 0.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 9.0 90.720

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 11 11 11 11 11 11 11 11 91

Page 45 of 46

U.S. ATLAS M&&O Estimate Cost 1/24/2005 10:29:21 AM

**WBS Number:** 3.6.3 **Description:** CERN Common Costs

**Institution :** BNL-common **Contact:** Not available

CERN Common costs for TDAQ

The costs for Maintenance/Repairs, Operations, and Consumables at a US
Share of 15.9% are included **Details of Estimate:**

in the common costs in WBS3.7

**U.S. ATLAS % share of activity:** 15.90%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 46 of 46