####### B.3 Development Engineering Services

####### 

Within the CSOC Development Factory, there are four types of projects to
be performed. The project types are:

**B.3.1 CSOC Initiated Projects**

**B.3.2. New Mission Capabilities**

**B.3.3. NASA Initiated Projects**

**B.3.4 Other Development Projects**

Both Mission and Data Services Development are categorized into the
following categories and will be considered in the evaluation of each
development project. If required for a development project the item will
be identified as a specific PCD in accordance with the Statement of
Work.

a)  Transferred Development: On-going development that will be
    transferred from the current development team to CSOC. The CSOC
    contractor shall complete the development plans, shall perform
    development according to the plans and shall perform the maintenance
    and operations (M&O) and sustaining engineering of the developed
    system or facility.

b)  Integration and Installation: Development which will be performed
    and completed by a non-CSOC development team. CSOC shall perform
    integration and installation and M&O and sustaining engineering for
    the developed system or facility.

c)  New or Transferred Development by CSOC and M&O by a Non-CSOC
    Organization: New or transferred development which will be performed
    by the CSOC contractor, and then transferred to a non-CSOC
    organization. The CSOC contractor shall perform new development; or,
    shall complete the development plans, shall perform development
    according to the plans.

d)  New Development and M&O by the CSOC Contractor: The CSOC contractor
    shall perform new development, and M&O and sustaining engineering.

e)  Cost Estimates: CSOC contractor shall develop a cost estimate for
    new systems and facilities, modification of existing systems and
    facilities, or \"make-buy\" decisions.

For all development activities, the following applies:

**Required Service**: Provide development services.

**Std of Excellence**: Contractor shall adhere to the baseline schedules
and requirements and costs. For CSOC Initiated Projects, the contractor
shall reduce baseline costs.

**Expectation**: Contractor shall adhere to the baseline schedules,
requirements, and costs.

####### B.3.1 CSOC Initiated Projects

## CSOC Initiated Projects are those projects adopted by the program to increase program efficiency and decrease overall program cost by developing an upgrade to the Integrated Operations Architecture (IOA). Current CSOC Initiated projects include:

-   FDF Enhancement

-   PACOR Automation

-   Data Services Management Center

-   Data Services Automation

-   Mission Data Storage Consolidation

-   DSN Enhancement

-   CSOC Integration Center

Additional CSOC Initiated Projects will be identified through issuance
of Delivery Orders in accordance with Attachment J-18 in the contract.
Implementation of the CSOC IOA relies on a number of NASA initiatives.
These interrelationships are depicted below. Failure by NASA to complete
development initiatives as scheduled will impact IOA development and may
cause changes in contract content and value.

+-----------------------+-----+-----------+--------------+-----------+
| CSOC IOA              |     |           |              |           |
| Interdependencies     |     |           |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| Development           | DP1 | NASA      | Technical    | NASA      |
| Requirement           |     | De        | Performance  | I         |
|                       |     | velopment |              | nitiative |
|                       |     | I         |              | Complete  |
|                       |     | nitiative |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate NCC and   | 1   | DSN       | Reduces      | Delayed   |
| WFF network resource  | /00 |           | operations   | through   |
| scheduling, service   |     | **26m     | costs and    | FY01      |
| accounting and        |     | Aut       | c            |           |
| anomaly resolution    |     | omation** | onfiguration |           |
| functions at the WSC. |     |           | time between |           |
|                       |     | DSN       | passes;      |           |
|                       |     |           | allows one   |           |
|                       |     |           | operator to  |           |
|                       |     |           | control the  |           |
|                       |     |           | 26m antenna  |           |
|                       |     |           | and          |           |
|                       |     |           | equipment,   |           |
|                       |     |           | requiring    |           |
|                       |     |           | manual       |           |
|                       |     |           | control of   |           |
|                       |     |           | only the     |           |
|                       |     |           | 20-KW        |           |
|                       |     |           | transmitter; |           |
|                       |     |           | automates    |           |
|                       |     |           | 11m          |           |
|                       |     |           | equipment    |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | Design       | (De       |
| into the DSMC         | /00 |           | supports NCP | velopment |
|                       |     | **Command | and NSP      | Re        |
|                       |     | System    | tasks;       | quirement |
|                       |     | Repl      | replaces old | deleted   |
|                       |     | acement** | CMD          | for       |
|                       |     |           | equipment    | calendar  |
|                       |     | (Co       | and          | years     |
|                       |     | nsolidate | simplifies   | 2         |
|                       |     | & Upgrade | operations   | 000-2003) |
|                       |     | the DSN)  |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | Improves     | Delayed   |
| into the DSMC         | /00 |           | reliability  | through   |
|                       |     | **34m HEF | and          | FY01      |
|                       |     | Antenna   | operability  |           |
|                       |     | Pointing  | of antenna   |           |
|                       |     | Con       | M&C          |           |
|                       |     | troller** | assemblies   |           |
|                       |     |           | by           |           |
|                       |     | (Co       | automating   |           |
|                       |     | nsolidate | the control  |           |
|                       |     | & Upgrade | functions    |           |
|                       |     | the DSN)  |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | New Block V  | Delayed   |
| into the DSMC         | /00 |           | exciter will | through   |
|                       |     | **70m and | be installed | FY01      |
|                       |     | 34m HEF   | in 34m/70m   |           |
|                       |     | E         | antennas;    |           |
|                       |     | xciters** | reduces      |           |
|                       |     |           | operations   |           |
|                       |     | (Co       | complexity   |           |
|                       |     | nsolidate | and provides |           |
|                       |     | & Upgrade | more         |           |
|                       |     | the DSN)  | automated    |           |
|                       |     |           | user         |           |
|                       |     |           | interface of |           |
|                       |     |           | the          |           |
|                       |     |           | exciter      |           |
|                       |     |           | /transmitter |           |
|                       |     |           | subsystems   |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | New          | (De       |
| into the DSMC         | /00 |           | electronics  | velopment |
|                       |     | **70m     | provide      | Re        |
|                       |     | Antenna   | enhanced M&C | quirement |
|                       |     | Renewal** | and improved | deleted   |
|                       |     |           | availability | for       |
|                       |     | (Co       |              | calendar  |
|                       |     | nsolidate |              | years     |
|                       |     | & Upgrade |              | 2         |
|                       |     | the DSN)  |              | 000-2003) |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | Demonstrates | Delayed   |
| into the DSMC         | /00 |           | autonomous   | through   |
|                       |     | **Deep    | 34m terminal | FY01      |
|                       |     | Space     | operations   |           |
|                       |     | Terminal  | based on     |           |
|                       |     | (DS-T)**  | LEO-T        |           |
|                       |     |           | technology;  |           |
|                       |     | (Co       | potential    |           |
|                       |     | nsolidate | DSN baseline |           |
|                       |     | & Upgrade | solution     |           |
|                       |     | the DSN)  |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| Consolidate the DSN   | 10  | DSN       | Replaces     | (De       |
| into the DSMC         | /00 |           | 34m/70m CMD; | velopment |
|                       |     | **Network | TLM, and TRK | Re        |
|                       |     | Simpl     | subsystems;  | quirement |
|                       |     | ification | allows DSN   | deleted   |
|                       |     | Program** | support to   | for       |
|                       |     |           | 30 and 50    | calendar  |
|                       |     | (Co       | deep space   | years     |
|                       |     | nsolidate | missions;    | 2         |
|                       |     | & Upgrade | requires     | 000-2003) |
|                       |     | the DSN)  | only eight   |           |
|                       |     |           | operators to |           |
|                       |     |           | control      |           |
|                       |     |           | network when |           |
|                       |     |           | complete     |           |
+-----------------------+-----+-----------+--------------+-----------+
| For AMMOS Ground Ops, | 10  | DSN       | Provides     | FY99      |
| consolidate DSOT,     | /99 |           | standardized |           |
| NOCC, CCT and         |     | *         | data         |           |
| Connection            |     | *Advanced | delivery and |           |
| Controllers from      |     | Commu     | access using |           |
| SPC-10 at a single    |     | nications | TCP/IP and   |           |
| location to conduct   |     | S         | Internet     |           |
| data capture and      |     | ervices** |              |           |
| distribution          |     |           |              |           |
| activities for the    |     | (Co       |              |           |
| Deep Space Network.   |     | nsolidate |              |           |
|                       |     | & Upgrade |              |           |
|                       |     | the DSN)  |              |           |
+-----------------------+-----+-----------+--------------+-----------+
| For AMMOS Ground Ops, | 10  | DSN       | Allows       | 3/1/99    |
| consolidate DSOT,     | /99 |           | reduction in |           |
| NOCC, CCT and         |     | **Network | DSN          |           |
| Connection            |     | Control   | operations   |           |
| Controllers from      |     | Project** | budget and   |           |
| SPC-10 at a single    |     |           | provides     |           |
| location to conduct   |     | (Co       | remote M&C;  |           |
| data capture and      |     | nsolidate | will support |           |
| distribution          |     | & Upgrade | up to 50%    |           |
| activities for the    |     | the DSN)  | increase in  |           |
| Deep Space Network.   |     |           | tracking     |           |
|                       |     |           | hours        |           |
+-----------------------+-----+-----------+--------------+-----------+
| **[FIND THIS IN       |     | DSN       |              |           |
| CONFORMED CONTRACT    |     |           |              |           |
| AND                   |     | *         |              |           |
| ADD]{.underline}**    |     | *Multiple |              |           |
|                       |     | S         |              |           |
|                       |     | pacecraft |              |           |
|                       |     | Per       |              |           |
|                       |     | Antenna   |              |           |
|                       |     | Project   |              |           |
|                       |     | (MSPA)**  |              |           |
+-----------------------+-----+-----------+--------------+-----------+

#######  B.3.3 NASA Initiated Projects

## NASA Initiated Projects are development projects designed to enhance system capabilities. NASA Initiated Projects include:

-   MCC CR Development

-   IPS CR Development

NASA will provide an approved Project Commitment Document (PCD) for each
NASA Initiated Project and the contractor shall complete the PCD
activities.

## 

## Mission Services -- JSC -- MCC Development

Refer to the services identified in the integrated tables B.1.

Refer to table B.3.3-3.0-A MCC Development Requirements for the
identification of the development support per fiscal year.

## Mission Services -- JSC -- IPS Development

Refer to the services identified in the integrated tables B.1.

Refer to table B.3.3-3.0-B IPS Development Requirements for the
identification of the development support per fiscal year.

### D001 Mission Control Center (MCC)

+-----+----------+------+---------------------------------------------+
| TA  |          |      |                                             |
| BLE |          |      |                                             |
| B.3 |          |      |                                             |
| .3- |          |      |                                             |
| 3.0 |          |      |                                             |
| -A, |          |      |                                             |
| MCC |          |      |                                             |
| DE  |          |      |                                             |
| VEL |          |      |                                             |
| OPM |          |      |                                             |
| ENT |          |      |                                             |
| REQ |          |      |                                             |
| UIR |          |      |                                             |
| EME |          |      |                                             |
| NTS |          |      |                                             |
+-----+----------+------+---------------------------------------------+
| Co  | Rel.     | Ch   | Change Title                                |
| ntr |          | ange |                                             |
| act |          | Nu   |                                             |
| Cha |          | mber |                                             |
| nge |          |      |                                             |
| Aut |          |      |                                             |
| hor |          |      |                                             |
| ity |          |      |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | CR   | INSTANTIATION OF PATH SELECT FIELD OF CTF   |
|     |          | 9900 |                                             |
|     |          | 0068 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | CR   | USER INTERFACE FOR ICM DES KEY SELECT       |
|     |          | 9900 | COMMAND                                     |
|     |          | 0069 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | CR   | ICM CBP/TBP UPDATE BASED ON FSW UPDATES     |
|     |          | 9900 | (9/1/99)                                    |
|     |          | 0140 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | CR   | ICM RANDOMIZATION                           |
|     |          | 9900 |                                             |
|     |          | 0211 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | CR   | ICM DOWNLINK NRL ICD CHANGES                |
|     |          | 9900 |                                             |
|     |          | 0213 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | PC MED REPLACEMENT                          |
|     |          | 0037 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | REMOVAL OF ODRC FRONT END                   |
|     |          | 0979 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MCC B30MOWEQUIPMENT DECOMISSIONING          |
|     |          | 2139 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ODRC ALLIANT REHOST REPLACEMENT PROJECT     |
|     |          | 2686 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MIDDS NETWORK SECURITY I/F                  |
|     |          | 2706 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | TIMING SUBSYSTEM UPGRADE                    |
|     |          | 2906 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | INGEST 915MHz PROFILER DATA IN MIDDS        |
|     |          | 3007 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | CONTINUOUS OPERATIONS DVIS FOURTH PALLET    |
|     |          | 3151 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ISS EARLY COMMUNICATION ORBITER             |
|     |          | 3168 | COMMUNICATIONS ADAPTER (OCA INSTALL)        |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | REMOTE LOGIN TO CDE FROM 600 GEMINI         |
|     |          | 3292 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | FILE TRANSFER FROM SWEN TO CDE              |
|     |          | 3292 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | DESIGN AND PROTOTYPE DVIS T-1 INTERFACE     |
|     |          | 3413 | CARD                                        |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | B30 SUBSTORES RELOCATION 7 POCC STORAGE     |
|     |          | 3415 | AREA                                        |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MIDDS EVOLUTION SOFTWARE CLEANUP            |
|     |          | 3422 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | PDU/EPO INSTALLATION FOR MCC                |
|     |          | 3427 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | REPLACE PPD WITH 2D DEMOS                   |
|     |          | 3449 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MULTI OPS VOICE RECORDER SUPPORT            |
|     |          | 3452 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | POWER MONITORING SYSTEM UPGRADE             |
|     |          | 3458 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ENGINEERING ON-SITE AREA                    |
|     |          | 3461 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ODRC RMS TEMPERATURE COMPS                  |
|     |          | 3463 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | DVIS 4^TH^ PALLET KEYSET CONNECTIONS (ITEM  |
|     |          | 3488 | 1 OF 2) & (ITEM 2 OF 2)                     |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | X-38 OPERATIONS CENTER                      |
|     |          | 3628 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | DVIS FY98 KEYSET PROCUREMENT                |
|     |          | 3878 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | AUTO PRINT SHARE DEVICE FOR METRUM          |
|     |          | 3930 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | FSM OPERATION ROOM                          |
|     |          | 3951 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ADDITIONAL RF TV CHANNELS                   |
|     |          | 3983 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | CCY FY98 ON SITE INSTALLATION               |
|     |          | 4023 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | REMOTE STATUS AND CONTROL FOR HIGH RATE     |
|     |          | 4087 | DISTRIBUTION EQUIPMENT                      |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | APFPF EQUIPMENT RELOCATION FROM BLDG. 17 TO |
|     |          | 4454 | BLDG. 4N                                    |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | STAT MUX BYPASS                             |
|     |          | 4575 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | LIGHTNING DETECTION AND RANGING (LDAR)      |
|     |          | 4910 | DISPLAY WORKSTATION                         |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | PHASE 1 AWIPS SITE SURVEY -- NOAA PORT      |
|     |          | 4963 | RECEIVE SYSTEM                              |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | CONSOLE UPGRADES FOR ROOM 127               |
|     |          | 5042 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | RADAR DATA IN WEATHER APPLICATIONS          |
|     |          | 5216 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MIDDS INGEST REDUNDANCY                     |
|     |          | 5496 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | COMM CONTROL CLEAN UP                       |
|     |          | 5643 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | EXPANSION OF THE NTSC VIDEO MATRIX          |
|     |          | 5698 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | MIDDS PRINT TRAFFIC IMPROVEMENT             |
|     |          | 5851 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | LAPTOP PC FOR COMPUTER MAINTENANCE GROUP    |
|     |          | 5937 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 2    | ISS/STS UPS ELECTRONIC USER (UPSEU) UPDATE  |
|     |          | 5964 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 60   | B30/17 CONNECTIVITY (PHASE 1)               |
|     |          | 119B |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 6    | PORTABLE EMCC                               |
|     |          | 0199 |                                             |
+-----+----------+------+---------------------------------------------+
| 014 | \-\--    | 6    | INCREASE DISK SPACE ON OPS CM SERVER        |
|     |          | 0260 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 11/30/00 | CR99 | OCA Phase 2 Upgrade                         |
|     |          | -102 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 11/30/00 | CR99 | IDE CCF Equipment Move to Bldg. 30          |
|     |          | -144 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 12/15/00 | CR99 | ZOE Retry (Testing only -- SVF test         |
|     |          | -101 | dependency)                                 |
+-----+----------+------+---------------------------------------------+
| 035 | 12/15/00 | CR00 | User Payload CMD Response PUIs              |
|     |          | -015 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 12/15/00 | CR00 | Adjust to Slow SM Telemetry                 |
|     |          | -044 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 1/20/01  | SR6  | Support BST Dumps of54 Words when in B&D    |
|     |          | 0690 | Mode                                        |
+-----+----------+------+---------------------------------------------+
| 035 | 1/20/01  | SR6  | Remote File Transfer Acknowledgement change |
|     |          | 0693 | 2 Bytes to 1                                |
+-----+----------+------+---------------------------------------------+
| 035 | 4/1/01   | SR6  | Customer Support Room/ISS Management Center |
|     |          | 0321 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/1/01   | CR98 | File Transfer                               |
|     |          | -194 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | CR00 | LIF File Loads to Memory                    |
|     |          | -002 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | CR00 | LDP Name Length                             |
|     |          | -021 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | CR00 | CMD Response Packets in S-Band Low Rate     |
|     |          | -027 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | C    | Provide \"Special\" Commands in Command     |
|     |          | R200 | Inventory                                   |
|     |          | 0-20 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | CR   | Provide HSR Access to MCC-H Generated ODCR  |
|     |          | 9800 | Files                                       |
|     |          | -191 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | SR6  | Change DBCL File Name Length Restriction    |
|     |          | 0675 | from 32 to 255                              |
+-----+----------+------+---------------------------------------------+
| 035 | 4/26/01  | SR6  | Packet to PUI Table Changes to get rid of   |
|     |          | 0687 | CTD 13                                      |
+-----+----------+------+---------------------------------------------+
| 035 | 6/1/01   | C    | METEOSAT Second Generation                  |
|     |          | R200 |                                             |
|     |          | 0-47 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 6/18/01  | CR00 | OI-29 Load Changes                          |
|     |          | -018 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 6/18/01  | CR00 | CMD Performance Enhancements (part 1)       |
|     |          | -038 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 6/18/01  | C    | GPL Payload Cmd. Filter                     |
|     |          | R200 |                                             |
|     |          | 0-16 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 9/24/01  | C    | OCA Phase 3                                 |
|     |          | R200 |                                             |
|     |          | 0-62 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | CR00 | CMD Performance Enhancements (part 2)       |
|     |          | -038 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | C    | CBP File Naming Convention                  |
|     |          | R200 |                                             |
|     |          | 0-01 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | C    | ESA APM/ATV Data                            |
|     |          | R200 |                                             |
|     |          | 0-26 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | C    | ISS CMD Capability to Turn-off Time         |
|     |          | R200 | Authentication                              |
|     |          | 0-31 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | C    | ISS CMD Payload File Transfers              |
|     |          | R200 |                                             |
|     |          | 0-42 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | C    | ISS CMD MCC-M & POIC ICD Error Codes        |
|     |          | R200 |                                             |
|     |          | 0-43 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | SR6  | Support UPD Data in ODRC                    |
|     |          | 0473 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | SR6  | Record Raw ISS CCSDS Packets in ODRC        |
|     |          | 0525 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | SR6  | Support Payload APID File                   |
|     |          | 0771 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 10/22/01 | SR6  | OI-30 Target Landing Sites                  |
|     |          | 0772 |                                             |
+-----+----------+------+---------------------------------------------+
|     |          |      |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | 3/1/02   | SR6  | Maintain Physical to Logical MDM Mapping    |
|     |          | 0692 | for Loads & Dumps                           |
+-----+----------+------+---------------------------------------------+
| 035 | FY01     | C    | Training Support for Canadian Space Agency  |
|     | Co       | R200 | S/W Dev.                                    |
|     | ntinuous | 0-71 |                                             |
+-----+----------+------+---------------------------------------------+
| 035 | FY01     | D    | Dev. Project Mgmt./Support & Eng.,          |
|     | Co       | V179 | Integration and Test                        |
|     | ntinuous |      |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | LIF FILE LOADS TO MEMORY                    |
|     | REL. 1   | -002 |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | USE PAYLOAD CMD RESPONSE PUIS               |
|     | REL. 1   | -015 |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | 01-29 LOAD CHANGES                          |
|     | DELTA    | -018 |                                             |
|     | REL.     |      |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | LDP NAME LENGTH                             |
|     | REL. 1   | -021 |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | CMD RESPONSE PACKETS IN S-BAND LOW RATE     |
|     | REL. 1   | -027 |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | ISS CMD CHECKOUT DBCLS                      |
|     | REL. 1   | -034 |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | CALLISTO | 00   | CMD PERFORMANCE ENHANCEMENTS                |
|     | DELTA    | -038 |                                             |
|     | REL.     |      |                                             |
+-----+----------+------+---------------------------------------------+
| 093 | IO DELTA | 00   | ADJUST TO SLOW SM TLM                       |
|     | REL.     | -044 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 12/01/99 | 99   | Object Load Fmt Update                      |
|     |          | -250 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 12/01/99 | 99   | Uplinking Load Image Files                  |
|     |          | -261 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 12/01/99 | 99   | MSR to MCC-H Network Interface              |
|     |          | -235 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 2/27/00  | 98   | Increase Swap Space in MCC Ops Workstations |
|     |          | -195 | to Maximize Utilization of Memory Upgrade   |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Integrated Console Resources During Non     |
|     |          | -109 | Prime Planning Shift                        |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Last Cmd Response Time PUI                  |
|     |          | -126 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | OI28 Changes                                |
|     |          | -145 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | TSC-HOSC I/F                                |
|     |          | -158 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | S-Band Communication Path Selection         |
|     |          | -175 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | LSOS-Induced Loss of Cheyenne Mountain      |
|     |          | -179 | Interface                                   |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Additional ICM Cmd Response MSIDs           |
|     |          | -187 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Load Shed Table Update                      |
|     |          | -232 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Character Byte Order in Uplink              |
|     |          | -233 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Broadcast AGVE System Time                  |
|     |          | -241 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 02/28/00 | 99   | Hard Code ISS File Transfer                 |
|     |          | -249 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 04/24/00 | 99   | Service Module Command Changes Part 2       |
|     |          | -243 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 06/05/00 | 99   | Auspex\'s Design For Replacing the HA       |
|     |          | -257 | Server                                      |
+-----+----------+------+---------------------------------------------+
| 087 | 08/06/00 | 99   | Training FCR part 1                         |
|     |          | -193 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 98   | Missing Check Point Req mts.                |
|     |          | -168 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 98   | Data Dump Memory Map Over Ride              |
|     |          | -180 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 98   | Command History                             |
|     |          | -187 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 98   | IP Support for NASDA                        |
|     |          | -211 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Modify Command History for ESA              |
|     |          | -076 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | ZOE Retry                                   |
|     |          | -101 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | OCA Phase2 Upgrade                          |
|     |          | -102 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | ESA ICD Part II Version 3.0 Impact          |
|     |          | -110 | Assessment                                  |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | MCC OPS Connectivity to ICM SCL Servers     |
|     |          | -123 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | SSCC Drop Box Capability Baseline           |
|     |          | -141 | Enhancement                                 |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | D/L FEP Time Validation for ODRC            |
|     |          | -142 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | CCF IDE Move FY00 Phase                     |
|     |          | -144 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Top Priority File Uplinks                   |
|     |          | -146 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Java Language Support in MCC OPS            |
|     |          | -169 | Environment                                 |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Add Redundant Interface From IPS OPS LAN    |
|     |          | -203 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Multiple TDRS State Vectors forOI-29        |
|     |          | -212 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | Io Delta | 6    | Drop Box Login ID for BCC                   |
|     | Delivery | 0788 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | Io Delta | 6    | Separate ID for MCC-H and BCC               |
|     | Delivery | 0765 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | Callisto | CR   | HSR Access to ODRC                          |
|     |          | 98   |                                             |
|     |          | -191 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | ICM D/L Hardware Diagnostic Parameter       |
|     |          | -217 | Processing                                  |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Use White Sands Time in OTU Application     |
|     |          | -225 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | Display Armed Commands                      |
|     |          | -231 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | MER Workstations and LAN in LSOS            |
|     |          | -238 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 99   | ICM D/L SCS Resource Dump                   |
|     |          | -242 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/15/00 | 99   | Training FCR part 2                         |
|     |          | -193 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | All year | 99   | Pixie Dust Development                      |
|     |          | -251 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 2000 | ICM CBP/TBP Updates based on ICM FSW        |
|     |          | -014 | Updates                                     |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 2000 | ICM Object/Memory Load Default Updates      |
|     |          | -022 | Based on ICM FSW                            |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 2000 | Provide ICM Memory Dump Compare Application |
|     |          | -023 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 09/29/00 | 2000 | Provide ICM Memory Load Utility             |
|     |          | -024 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | IO MCC   | 2000 | ISS Cmd. BIA Sub Address                    |
|     |          | -033 |                                             |
+-----+----------+------+---------------------------------------------+
| 087 | 04/13/01 | SR   | CSR/IMC Requirement                         |
|     |          | 6    |                                             |
|     |          | 0321 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Io Delta | 6    | Support BST dumps of 64 words when in B&D   |
|     |          | 0690 | mode                                        |
+-----+----------+------+---------------------------------------------+
| 128 | Io Delta | 6    | Remote file transfer acknowledgement change |
|     |          | 0693 | from 2 bytes to1                            |
+-----+----------+------+---------------------------------------------+
| 128 | Ind      | 9800 | File transfer                               |
|     | ependent | -194 |                                             |
|     | 06-18-01 |      |                                             |
|     | SRT      |      |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Callisto | 2000 | Provide "special" commands in Command       |
|     |          | -020 | Inventory                                   |
+-----+----------+------+---------------------------------------------+
| 128 | Callisto | 9800 | Provide HSR Access to MCC-H Generated ODRC  |
|     |          | -191 | Files                                       |
+-----+----------+------+---------------------------------------------+
| 128 | Callisto | 6    | Change DBCL File name length restriction    |
|     |          | 0675 | from 32 to 255                              |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 6    | Packet to PUI Table changes to get rid of   |
|     |          | 0687 | CTD 13                                      |
+-----+----------+------+---------------------------------------------+
| 128 | MIDDS    | 2000 | Meteosat Ingestor upgrade to support        |
|     | Rel      | -047 | EUMETSAT                                    |
+-----+----------+------+---------------------------------------------+
| 128 | Callisto | 2000 | OI-29 GPL Payload Cmd. Filter               |
|     | Delta    | -016 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ind      | 2000 | OCA Phase X                                 |
|     | ependent | -062 |                                             |
|     |          |      |                                             |
|     | 09-24-01 |      |                                             |
|     | SRT      |      |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Co       | 2000 | Training Support for Canadian Space Agency  |
|     | ntinuous | -071 | Software Developers                         |
|     |          |      |                                             |
|     | 09-30-01 |      |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 2000 | CBP File Naming Convention                  |
|     |          | -001 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 2000 | ESA APM/ATV Data                            |
|     |          | -026 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 2000 | ISS CMD capability to turn off time         |
|     |          | -031 | authentication                              |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 2000 | ISS CMD payload file transfers              |
|     |          | -042 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 2000 | ISS CMD MCC-M & POIC ICD error codes        |
|     |          | -043 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 6    | Support UPD Data in ODRC                    |
|     |          | 0473 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 6    | Record Raw ISS CCSDS Packets in ODRC        |
|     |          | 0525 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 6    | Support Payload APID file                   |
|     |          | 0771 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Ganymede | 6    | OI-30 Target Landing Sites                  |
|     |          | 0772 |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | MIDDS    | 2000 | USAF range standardization & automation     |
|     | Rel      | -067 | data                                        |
+-----+----------+------+---------------------------------------------+
| 128 | Un-named | 6    | Maintain Physical to Logical MDM Mapping    |
|     |          | 0692 | for Loads & Dumps                           |
|     | 09-24-01 |      |                                             |
|     | SRT      |      |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Co       | D    | FY01 Development Infrastructure             |
|     | ntinuous | V179 |                                             |
|     |          |      |                                             |
|     | 09-30-01 |      |                                             |
+-----+----------+------+---------------------------------------------+
| 128 | Co       | D    | FY01 CMD System User Infrastructure         |
|     | ntinuous | V188 |                                             |
|     |          |      |                                             |
|     | 09-30-01 |      |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | OI-30 GPS Capability Enhancement            |
|     |          | 0800 |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | OI-30 GPCF Enhancements                     |
|     |          | 0924 |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | ISS FEP Changes Due to Timing Problem       |
|     |          | 0994 |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | Capability To Queue File Transfer Commands  |
|     |          | 1039 |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | G/G GSFC Data Acknowledgement Processing    |
|     |          | 1046 |                                             |
+-----+----------+------+---------------------------------------------+
|     | Ganymede | 6    | Timetag Commands and Thin Layer             |
|     |          | 1085 |                                             |
+-----+----------+------+---------------------------------------------+
|     | S        | 6    | ISS Electrical Power System ODRC Comp       |
|     | eptember | 1053 | Requirements for Flights 7A.1-12A           |
|     | 2002     |      |                                             |
+-----+----------+------+---------------------------------------------+
|     | March    | 6    | Support MSS Extended Dumps                  |
|     | '02      | 0969 |                                             |
+-----+----------+------+---------------------------------------------+
|     | March    | 6    | Remove EIS Service Level Heart Beat Message |
|     | '02      | 1045 |                                             |
+-----+----------+------+---------------------------------------------+
|     | March    | 6    | ISPX Script Changes                         |
|     | '02      | 1049 |                                             |
+-----+----------+------+---------------------------------------------+
|     | S        | 6    | ISPX System Upgrades                        |
|     | eptember | 1050 |                                             |
|     | '02      |      |                                             |
+-----+----------+------+---------------------------------------------+
|     | S        | 6    | Send Command History to Remote Site         |
|     | eptember | 0688 |                                             |
|     | '02      |      |                                             |
+-----+----------+------+---------------------------------------------+
|     | 12/9/01  | 6    | Install 2 Printers                          |
|     |          | 0894 |                                             |
+-----+----------+------+---------------------------------------------+
|     | 12/9/01  | 6    | Install Workstations                        |
|     |          | 0916 |                                             |
+-----+----------+------+---------------------------------------------+

#### D002 Information Planning System (IPS)

  ---------------- ----------- ---------- --------------------------------------------------
  **TABLE                                 
  B.3.3-3.0-B, IPS                        
  DEVELOPMENT                             
  REQUIREMENTS**                          

  014              \-\--       21288      EVALUATE/PROTOTYPE SHADOW PASSWORD (1996)

  014              \-\--       24948      IMPLEMENT IMARS SUBNET

  014              \-\--       25211      SGI WORKSTATION FOR SO AND ROSO POSITIONS
                                          (MISSION)

  014              \-\--       26255      UPGRADE TBED2 IBM SERVER TO RAID5

  014              \-\--       60251      IMARS SERVER RAM UPGRADE

  036              NTE         759        Remap Galapagos Font Map to Match CP 1251 Font
                   03/01/00               Map.

  036              Delivery    2000-029   Backward Compatibility
                   9.0 SRR                
                   05/12/00               

  036              Delivery 10 777        RUPSM -- ECLSS Validation
                   SRR                    
                   09/28/00               

  036              Delivery 10 779        FDPA -- Propellant Management
                   SRR                    
                   09/28/00               

  036              Delivery 10 790        PDAC -- Ground Data Base in PDAC
                   SRR                    
                   09/28/00               

  036              Delivery 10 791        FDPA - Orbit Lifetime After Every Event
                   SRR                    
                   09/28/00               

  036              Delivery 10 811        PIM -- FTF Modification for Product Distribution
                   SRR                    
                   09/28/00               

  036              05/12/00    5.6-497    Corrections to the Edit/Move Function

  036              05/12/00    5.6-746    CPS-Additional condition and resource profile
                                          segment Ops

  036              05/12/00    5.6-747    CPS-Separate/integrate with PET Scales

  036              05/12/00    5.6-748    CPS-Enhancement of predefined conditions display
                                          for joint timelines

  036              05/12/00    5.6-751    CPS-OSTP Data Generation updates-Part 2

  036              05/12/00    5.6-761    Union of conditions

  036              05/12/00    5.6-763    CPS-Task List Management

  036              09/28/00    5.6-764    CPS-Schedule backtracking for external temporal
                                          relationships

  036              05/12/00    5.6-766    CPS-Store aggregate activity condition on/off
                                          times

  036              05/12/00    5.6-770    CPS-Report IP Local Time on Products

  036              09/28/00    5.6-773    RUPSM-BSAM validation

  036              05/12/00    5.6-781    Provide GUI for file transfer from IPS to multiple
                                          International Partners/MSFC via MCC-H Dropbox

  036              09/28/00    5.6-782    FTF Distribution to IOP Server

  083              Del. 10     774        RUPSM-PVTCS Validation

  083              Del. 10     775        RUPSM-ECLSS Development

  083              Del. 10     776        RUPSM-ECLSS Perfective/Adaptive Development

  083              Del. 10     794        FDPA-ICM Communications Coverage Data for MCC

  096              Del. 10     822        Ad Hoc Reporting

  096              Del. 10     823        Planning Editor Updates

  096              Del. 10     824        On-Board Short Term Plan (OSTP) Data Generation --
                                          Part 3

  096              Del. 10     829        Procedure Name Selection and Loading

  129              Del. 11     825        Add Data Routing Information

  129              Del. 11     859        Generate New ORIG_DO_IDS When Pasting
                                          Resources/Conditions

  129              Del. 11     860        Rename Resource and Condition Types/Names

  129              Del. 11     861        Resource and Condition Type/Name Verification

                   Del. 11     828        Battery Solar Array Model Capability Enhancement

                   Del. 11     866        CPS Logical Plan Content

                   Del. 11     870        Sustaining CPS International Synch Point Version

                   Del. 11     871        CPS Backward Compatibility Changes

                   Del. 11     723        Add Microgravity Contours to FDPA

                   Del. 11     833        Upgrade FDPA Service Module Software

                   Del. 11     843        Battery Solar Array Model Validation Tasks

                   Del. 11     862        IPS Internal Office Capability

                   Del. 11     864        CPS Multiple Events -- Replace All

                   Delivery 11 61076      IPS PC Subnet with MOSSL Technology
                   September              
                   \'01                   

                   Delivery 11 61131      IPS Additional PC Clients for IPS PC Subnet
                   September              
                   \'01                   

                   Delivery 11 60909B     Add file specifications to the IPS firewall filter
                   September              
                   \'01                   

                   Delivery 11 60978      Microsoft Access On IPS
                   September              
                   \'01                   
  ---------------- ----------- ---------- --------------------------------------------------

####### B.3.4 Other Development Projects

Other Development Projects are development projects designed to enhance
system capabilities. Other Development Projects include:

-   Checkout and Launch Control System (CLCS) Development

NASA will provide an approved Project Commitment Document (PCD) for each
Other Development Project and the contractor shall complete the PCD
activities.

**[CLCS DEVELOPMENT]{.underline}**

The contractor shall provide hardware and software design,
implementation and testing services as specified below, in accordance
with the CLCS PCD dated October 9, 2001, and in accordance with the
Checkout and Launch Control System Project Scout Software Delivery
Statement of Work.

-   Real-time System networks and platforms for the Satellite
    Development Environments (SDEs) 1 and 2, Integrated Development
    Environments (IDEs) 1 and 2, Operations Control Room 1 (OCR-1),
    OCR-2, OCR-3, Hypergolic Maintenance Facility (HMF), Shuttle
    Avionics Integration Lab (SAIL), Space Shuttle Main Engine
    Processing Facility (SSMEPF) and the Cargo Integrated Test
    Environment (CITE).

-   Timing services for the SDEs, IDEs, OCR-1, OCR-2, OCR-3, HMF, SAIL,
    SSMEPF and CITE.

-   Network management system for SDEs, IDEs, OCR-1, OCR-2, OCR-3, HMF,
    SAIL, SSMEPF and CITE.

-   Real-time System software for the Atlas, Titan, Scout and Delta
    deliveries. This includes the following Computer Software
    Configuration Items (CSCIs):

    -   System Services

    -   Application Services

    -   Data Distribution and Processing

    -   System Viewers

    -   Command Support

    -   System Control

    -   System Diagnostics

    -   System Test Suite

-   Formal system test of the Atlas, Titan, Scout, and Delta deliveries.

-   Sustaining support to the incremental deliveries until the
    transition to the operations contractor.

## B.3.4.1 CLCS Mission Services Development

The contractor shall provide mission services development services in
accordance with mission requirements documents contained in the
integrated tables below.

a)  Transferred Development -- CLCS

b)  Integration and Installation -- None.

c)  New or Transferred Development by CSOC and M&O by a Non-CSOC
    Organization -- CLCS

d)  New Development and M&O by the CSOC Contractor -- None.

e)  Cost Estimates -- None.

The contractor shall provide system software design and implementation
services as specified below. The contractor shall provide system
software test and implementation services as specified below.

**Required Service**: 2.4.1.8-a Transferred Development

**Std. Of Excellence**: Contractor shall adhere to performance
requirements and improve the baseline schedules and costs.

**Expectation**: Contractor shall adhere to the baseline schedules,
requirements, and costs.

**Required Service**: 2.4.1.8-c New or Transferred Development, and M&O
and Sustaining engineering by a non-CSOC contractor.

**Std. Of Excellence**: Contractor shall adhere to performance
requirements and improve the baseline schedules and costs.

**Expectation**: Contractor shall adhere to the baseline schedules,
requirements, and costs.

The contractor shall provide development cost estimates

> **Required Service**: 2.4.1.8-e Cost Estimates
>
> **Std. Of Excellence**: Contractor shall improve the negotiated cost
> delivery date.
>
> **Expectation**: Contractor shall adhere to the negotiated cost
>
> delivery date.

## B.3.4.2 Payload Ground Operations Contract (PGOC) and CSOC Interrelationship

The PGOC contractor is responsible for development, testing,
maintenance, operations, and sustaining engineering of user applications
associated with CLCS CITE functions. CSOC shall integrate these user
applications into the CLCS and support joint system integration and
operations testing.

## B.3.4.3 Base Operations Contract (BOC) and CSOC Interface

The BOC contractor is responsible for development, testing, and
sustaining engineering development of user applications associated with
the CLCS CCS functions. CSOC shall integrate these user applications
into the CLCS and support joint system integration and operations
testing.

This page intentionally left blank.