**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding Source:** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:32 PM

**WBS Number:** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact:**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common Fund

cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

14535 0 0 14535 8620 51 5865 0 125.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 2816 1936 1936 2112 1456 1408 1408 1408 1408

0 261.501 199.901 199.901 213.629 146.727 142.316 142.316 142.316
142.316

Grad Student B/I 0 0 0 3520 3520 17820 1980 1980 1980 1980

0 0 0 52.8 52.8 446.347 48.288 48.288 48.288 48.288

Post Doc B/I 0 1100 1760 3520 4400 5016 1936 1936 1936 1936

0 33 52.8 105.6 133.793 179.777 65.701 65.701 65.701 65.701

Sr Research Scientist B/I 0 884 0 0 0 880 440 352 352 352

0 74.991 0 0 0 84.742 42.371 33.897 33.897 33.897

Computer Professional MR 0 0 0 0 1540 2420 0 0 0 0

0 0 0 0 71.872 124.672 0 0 0 0

Electrical Engineer MR 0 0 0 0 880 990 0 0 0 0

0 0 0 0 57.75 64.35 0 0 0 0

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 1760 1760 2200 0 0 0 0 0

0 0 161.35 161.35 175.593 0 0 0 0 0

Technician MR 0 0 0 0 4210 1570 0 0 0 0

0 0 0 0 122.46 56.566 0 0 0 0

Computer Professional R 0 1760 0 880 880 1762 1762 1762 1762 1762

0 79.2 0 44 44 81.217 81.217 81.217 81.217 81.217

Page 1 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:34 PM

Electrical Engineer R 0 1644 1910 1176 835 350 350 350 350 350

0 71.911 111.937 77.82 56.614 16.128 16.128 16.128 16.128 16.128

Gen Lab R 0 3670 13490 13918 2960 2310 1980 1980 1980 1980

0 104.228 383.116 395.271 84.064 65.604 56.232 56.232 56.232 56.232

Mechanical Engineer R 0 2200 4433 4904 2340 350 350 350 350 350

0 77.745 182.11 199.69 108.26 14.637 14.637 14.637 14.637 14.637

Technician R 0 7340 10230 8090 3736 3740 3300 3300 3300 3300

0 170.41 303.882 244.533 127.986 117.409 95.554 95.554 95.554 95.554

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 8.4 5.0 5.0 19.0 6.5 6.5 6.5 6.5 6.5

Travel B/I 0.0 55.0 30.0 30.0 51.3 45.0 45.0 45.0 45.0 45.0

Other MR 0.0 0.0 5.0 5.0 50.0 25.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 30.0 30.0 156.1 82.3 0.0 0.0 0.0 0.0

Other R 0.0 221.1 265.6 173.9 195.8 413.0 419.9 332.4 332.4 332.4

Travel R 0.0 220.0 263.5 247.9 142.8 122.6 115.1 115.1 115.1 115.1

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1504 2118 2076 2024 2189 1225 1133 1133 1133

Page 2 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:38 PM

**WBS Number:** 3.5 **Description:** Muon - Endcap

**Institution :** **Contact:** F. Taylor

Cost of labor and materials needed to operate and maintain the US
deliverables of the ATLAS Muon system. This estimate is

based upon Version 6 of the ATLAS schedule. The work is broken down into
each technology - Monitored Drift Tube Chambers,

Cathode Strip Chambers, Alignment System and Common Costs. The chamber
WBS\' are broken down into mechanical and

electrical parts.

There are several phases of pre-operations in the WBS that apply to MDT,
CSC Mechanical and Electrical Work as well as the

Alignment System Work. The prefix \'pre\' corresponds to \'before
beam\'. Installation occurs between Phase 1 and Phase II.

Phase - I of pre-operations covers work to first operate the chambers
and alignment components after shipment to CERN but

prior to their installation on the support structures.

Phase - II of pre-operations is the work performed on the chambers and
alignment components following their installation on the

support structures (small wheels and big wheel octant sectors) before
the support structures are lowered in the pit.

Phase - III is pre-operations work performed on chambers and alignment
systems following the wheel installations in the ATLAS

cavern. It is assumed that there will have to be at least 4 crews
working - one for each wheel for the MDT pre-operations.

Further, some estimate was made for the innate difficulty of working in
the pit from competition for space and access. It is

during Phase III that the alignment system finally comes together.

Phase - IV is pre-operation of the systems with the first beam but prior
to the steady operations of data collection.

Common Costs cover the costs of services. Included are costs of U.S.
contribution to engineering coordination during

installation and Phase I through IV Pre-Operations. Included in Common
Costs are funds for consumables (gas and electrical

power) for MDT and CSC operations.

Monitoring & Calibration includes cost to maintain the M&C systems -
such as B and T sensors. This WBS includes test beam

costs. Test beams are used to establish the R-T relation, measure
chamber resolutions and verify the global chamber alignment

design.

U.S. ATLAS fractions are computed as follows: MDTs are scaled by number
of chambers of U.S. Approved Scope over ATLAS

total, CSCs are only made by U.S., as is the Endcap Alignment. Thus:

MDT = 240/1172 = 20.5%, CSC = 32/32 = 100%, Alignment = 2 Endcaps/2
Endcap = 100%, Common Items = 20.3%

(Negotiated)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

14535 0 0 14535 8620 51 5865 0 125.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 2816 1936 1936 2112 1456 1408 1408 1408 1408

0 261.501 199.901 199.901 213.629 146.727 142.316 142.316 142.316
142.316

Grad Student B/I 0 0 0 3520 3520 17820 1980 1980 1980 1980

0 0 0 52.8 52.8 446.347 48.288 48.288 48.288 48.288

Post Doc B/I 0 1100 1760 3520 4400 5016 1936 1936 1936 1936

0 33 52.8 105.6 133.793 179.777 65.701 65.701 65.701 65.701

Page 3 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:40 PM

Sr Research Scientist B/I 0 884 0 0 0 880 440 352 352 352

0 74.991 0 0 0 84.742 42.371 33.897 33.897 33.897

Computer Professional MR 0 0 0 0 1540 2420 0 0 0 0

0 0 0 0 71.872 124.672 0 0 0 0

Electrical Engineer MR 0 0 0 0 880 990 0 0 0 0

0 0 0 0 57.75 64.35 0 0 0 0

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 1760 1760 2200 0 0 0 0 0

0 0 161.35 161.35 175.593 0 0 0 0 0

Technician MR 0 0 0 0 4210 1570 0 0 0 0

0 0 0 0 122.46 56.566 0 0 0 0

Computer Professional R 0 1760 0 880 880 1762 1762 1762 1762 1762

0 79.2 0 44 44 81.217 81.217 81.217 81.217 81.217

Electrical Engineer R 0 1644 1910 1176 835 350 350 350 350 350

0 71.911 111.937 77.82 56.614 16.128 16.128 16.128 16.128 16.128

Gen Lab R 0 3670 13490 13918 2960 2310 1980 1980 1980 1980

0 104.228 383.116 395.271 84.064 65.604 56.232 56.232 56.232 56.232

Mechanical Engineer R 0 2200 4433 4904 2340 350 350 350 350 350

0 77.745 182.11 199.69 108.26 14.637 14.637 14.637 14.637 14.637

Technician R 0 7340 10230 8090 3736 3740 3300 3300 3300 3300

0 170.41 303.882 244.533 127.986 117.409 95.554 95.554 95.554 95.554

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 8.4 5.0 5.0 19.0 6.5 6.5 6.5 6.5 6.5

Travel B/I 0.0 55.0 30.0 30.0 51.3 45.0 45.0 45.0 45.0 45.0

Other MR 0.0 0.0 5.0 5.0 50.0 25.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 30.0 30.0 156.1 82.3 0.0 0.0 0.0 0.0

Other R 0.0 221.1 265.6 173.9 195.8 413.0 419.9 332.4 332.4 332.4

Travel R 0.0 220.0 263.5 247.9 142.8 122.6 115.1 115.1 115.1 115.1

Page 4 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:45 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1504 2118 2076 2024 2189 1225 1133 1133 1133

Page 5 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:45 PM

**WBS Number:** 3.5.1 **Description:** MDT Pre-Operations, Operations
and Maintenance

**Institution :** **Contact:** F. Taylor

Cost of Labor and materials to operate and maintain the Endcap MDT
chamber system.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

5010 0 0 5010 3349 0 1661 0 64.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176

0 0 0 0 0 15.6 13.728 13.728 13.728 13.728

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880

0 0 0 0 0 132 13.2 13.2 13.2 13.2

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220

0 0 0 0 0 52.8 6.6 6.6 6.6 6.6

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176

0 0 0 0 0 34.32 17.16 13.728 13.728 13.728

Computer Professional MR 0 0 0 0 880 1760 0 0 0 0

0 0 0 0 44 96.8 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 330 0 0 0 0

0 0 0 0 11.669 18.269 0 0 0 0

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 0 0 440 0 0 0 0 0

0 0 0 0 14.243 0 0 0 0 0

Technician MR 0 0 0 0 3520 880 0 0 0 0

0 0 0 0 90.534 24.64 0 0 0 0

Computer Professional R 0 0 0 880 880 0 0 0 0 0

0 0 0 44 44 0 0 0 0 0

Electrical Engineer R 0 1144 1430 610 395 350 350 350 350 350

0 52.715 72.019 29.64 19.733 16.128 16.128 16.128 16.128 16.128

Gen Lab R 0 3670 10450 11438 2300 1760 1760 1760 1760 1760

0 104.228 296.78 324.839 65.32 49.984 49.984 49.984 49.984 49.984

Mechanical Engineer R 0 2160 4213 4416 2090 350 350 350 350 350

0 74.078 172.91 179.282 97.805 14.637 14.637 14.637 14.637 14.637

Page 6 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:48 PM

Technician R 0 6600 6220 4510 1760 1760 1760 1760 1760 1760

0 133.581 139.398 109.787 41.254 33.228 33.228 33.228 33.228 33.228

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 30.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 91.8 48.0 0.0 0.0 0.0 0.0

Other R 0.0 91.0 95.6 33.2 18.3 20.0 20.0 20.0 20.0 20.0

Travel R 0.0 164.5 193.8 179.9 95.0 42.0 42.0 42.0 42.0 42.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 702 1034 943 749 628 241 238 238 238

Page 7 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:52 PM

**WBS Number:** 3.5.1.1 **Description:** MDT Pre-operations

**Institution :** **Contact:** F. Taylor

Work related to the mechanical and electrical aspects of pre-operating
the MDT chambers of the U.S. deliverables.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

3539 0 0 3539 2299 0 1240 0 41.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 1760 0 0 0 0

0 0 0 0 44 96.8 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 330 0 0 0 0

0 0 0 0 11.669 18.269 0 0 0 0

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 0 0 440 0 0 0 0 0

0 0 0 0 14.243 0 0 0 0 0

Technician MR 0 0 0 0 3520 880 0 0 0 0

0 0 0 0 90.534 24.64 0 0 0 0

Computer Professional R 0 0 0 880 880 0 0 0 0 0

0 0 0 44 44 0 0 0 0 0

Electrical Engineer R 0 1144 1430 610 220 0 0 0 0 0

0 52.715 72.019 29.64 11.669 0 0 0 0 0

Gen Lab R 0 3670 10450 11438 1640 0 0 0 0 0

0 104.228 296.78 324.839 46.576 0 0 0 0 0

Mechanical Engineer R 0 2160 4213 4416 1870 0 0 0 0 0

0 74.078 172.91 179.282 88.605 0 0 0 0 0

Technician R 0 6600 6220 4510 880 0 0 0 0 0

0 133.581 139.398 109.787 24.64 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 30.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 91.8 48.0 0.0 0.0 0.0 0.0

Page 8 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:58 PM

Other R 0.0 91.0 95.6 33.2 10.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 164.5 193.8 179.9 72.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 702 1034 943 657 203 0 0 0 0

Page 9 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:42:58 PM

**WBS Number:** 3.5.1.1.1 **Description:** Setup of MDT Staging and Test
Station

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to setup the MDT test station located in
Bldg. 184 @ CERN. Included are engineering costs as well

as materials and labor to setup work stations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

146 0 0 146 45 0 101 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 440 0 0 0 0 0 0 0 0

0 20.275 0 0 0 0 0 0 0 0

Technician R 0 1320 0 0 0 0 0 0 0 0

0 24.922 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 58.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 22.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 146 0 0 0 0 0 0 0 0

Page 10 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:03 PM

**WBS Number:** 3.5.1.1.1.1 **Description:** Engineering Design of MDT
Test Stations

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to design the MDT test station at Bldg. 184
@ CERN. Included is both mechanical and electrical

engineering needed.

This covers engineering work needed to design and setup the chamber
component test stations at **Details of Estimate:**

CERN. Included are designs of infrastructure of room, work tables,
handling fixtures and planning of logistical flow.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 20 0 16 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 440 0 0 0 0 0 0 0 0

0 20.275 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 37 0 0 0 0 0 0 0 0

Page 11 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:09 PM

**WBS Number:** 3.5.1.1.1.1.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to design Endcap MDT test station.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 20 0 16 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 440 0 0 0 0 0 0 0 0

0 20.275 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 37 0 0 0 0 0 0 0 0

Page 12 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:14 PM

**WBS Number:** 3.5.1.1.1.2 **Description:** Commission MDT Test Station

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to activate the MDT test station at CERN.
This includes costs of tables, tools, chamber handling

equipment, gas systems and chamber testing electronics. Included is the
cost of shipping and activation of test equipment from

the US.

Cost of shipping of He leak detectors, tools, chamber handling frames
from the US to CERN.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

109 0 0 109 25 0 84 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 1320 0 0 0 0 0 0 0 0

0 24.922 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 56.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 109 0 0 0 0 0 0 0 0

Page 13 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:20 PM

**WBS Number:** 3.5.1.1.1.2.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to activate the MDT Test Station at CERN.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

109 0 0 109 25 0 84 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 1320 0 0 0 0 0 0 0 0

0 24.922 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 56.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 109 0 0 0 0 0 0 0 0

Page 14 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:25 PM

**WBS Number:** 3.5.1.1.2 **Description:** Pre-Operations of MDT
Chambers - Phase I

**Institution :** **Contact:** F. Taylor

Phase-I Costs of labor and materials to certify that US MDT chambers are
ready to be installed in chamber support structures.

This includes gas system, readout system, alignment system and chamber
sensors. Covered is the cost of Phase-I certification

for MDT chambers that go on all support structures - such as the Big
Wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

656 0 0 656 415 0 241 0 8.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 704 110 0 0 0 0 0 0 0

0 32.44 5.069 0 0 0 0 0 0 0

Gen Lab R 0 2790 3810 0 0 0 0 0 0 0

0 79.236 108.204 0 0 0 0 0 0 0

Mechanical Engineer R 0 880 880 0 0 0 0 0 0 0

0 28.486 28.486 0 0 0 0 0 0 0

Technician R 0 4400 2040 0 0 0 0 0 0 0

0 92.045 41.064 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 17.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 105.0 43.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 397 259 0 0 0 0 0 0 0

Page 15 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:31 PM

**WBS Number:** 3.5.1.1.2.1 **Description:** Verify MDT Mechanical
Integrity - Phase I

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are certified for installation in support

structures

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

287 0 0 287 166 0 121 0 3.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 750 750 0 0 0 0 0 0 0

0 21.3 21.3 0 0 0 0 0 0 0

Mechanical Engineer R 0 880 880 0 0 0 0 0 0 0

0 28.486 28.486 0 0 0 0 0 0 0

Technician R 0 2640 660 0 0 0 0 0 0 0

0 54.33 12.461 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 60.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 195 92 0 0 0 0 0 0 0

Page 16 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:37 PM

**WBS Number:** 3.5.1.1.2.1.1 **Description:** Michigan - Phase I

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of the MDT
chambers prior to installation.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

139 0 0 139 88 0 50 0 2.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 750 750 0 0 0 0 0 0 0

0 21.3 21.3 0 0 0 0 0 0 0

Technician R 0 1760 660 0 0 0 0 0 0 0

0 33.229 12.461 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 99 40 0 0 0 0 0 0 0

Page 17 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:42 PM

**WBS Number:** 3.5.1.1.2.1.2 **Description:** U. Washington/Seattle -
Phase I

**Institution :** University of Washington **Contact:** Bing Zhou

Cost of labor at materials to verify mechanical aspects of MDT chambers
prior to installation.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

148 0 0 148 78 0 70 0 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 880 880 0 0 0 0 0 0 0

0 28.486 28.486 0 0 0 0 0 0 0

Technician R 0 880 0 0 0 0 0 0 0 0

0 21.101 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 30.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 96 52 0 0 0 0 0 0 0

Page 18 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:48 PM

**WBS Number:** 3.5.1.1.2.2 **Description:** Verify MDT Chamber
Electronics - Phase I

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
certified for chamber installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

369 0 0 369 249 0 120 0 5.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 704 110 0 0 0 0 0 0 0

0 32.44 5.069 0 0 0 0 0 0 0

Gen Lab R 0 2040 3060 0 0 0 0 0 0 0

0 57.936 86.904 0 0 0 0 0 0 0

Technician R 0 1760 1380 0 0 0 0 0 0 0

0 37.715 28.603 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 11.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 45.0 28.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 202 166 0 0 0 0 0 0 0

Page 19 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:53 PM

**WBS Number:** 3.5.1.1.2.2.1 **Description:** Michigan - Phase I

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers prior
to installation.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

294 0 0 294 216 0 78 0 4.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 704 110 0 0 0 0 0 0 0

0 32.44 5.069 0 0 0 0 0 0 0

Gen Lab R 0 2040 3060 0 0 0 0 0 0 0

0 57.936 86.904 0 0 0 0 0 0 0

Technician R 0 880 880 0 0 0 0 0 0 0

0 16.614 16.614 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 10.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 30.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 157 136 0 0 0 0 0 0 0

Page 20 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:43:59 PM

**WBS Number:** 3.5.1.1.2.2.2 **Description:** U. Washington/Seattle -
Phase I

**Institution :** University of Washington **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers prior
to installation.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

75 0 0 75 33 0 42 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 880 500 0 0 0 0 0 0 0

0 21.101 11.989 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 15.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 45 30 0 0 0 0 0 0 0

Page 21 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:04 PM

**WBS Number:** 3.5.1.1.3 **Description:** Pre-Operations of MDT
Chambers - Phase II

**Institution :** **Contact:** F. Taylor

Phase-II Costs of labor and materials to certify that US MDT chambers
are operational on chamber support structures. This

includes gas system, readout system, alignment system and chamber
sensors. All support structures are covered - such as

the Big Wheel Sectors, Small Wheels, etc.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1342 0 0 1342 861 0 481 0 16.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 1320 390 0 0 0 0 0 0

0 0 66.95 17.971 0 0 0 0 0 0

Gen Lab R 0 880 6640 4598 0 0 0 0 0 0

0 24.992 188.576 130.583 0 0 0 0 0 0

Mechanical Engineer R 0 1280 3333 1956 0 0 0 0 0 0

0 45.592 144.424 66.003 0 0 0 0 0 0

Technician R 0 880 4180 2750 0 0 0 0 0 0

0 16.614 98.334 60.507 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 16.0 83.6 11.2 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 37.5 150.8 90.5 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 159 776 407 0 0 0 0 0 0

Page 22 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:10 PM

**WBS Number:** 3.5.1.1.3.1 **Description:** Verify MDT Mechanical
Integrity - Phase II

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structures. This includes making certain that the chambers are
leak-tight, all the mechanical aspects are correct, chambers

within envelop.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

573 0 0 573 361 0 212 0 6.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 2800 758 0 0 0 0 0 0

0 0 79.52 21.527 0 0 0 0 0 0

Mechanical Engineer R 0 0 3333 1956 0 0 0 0 0 0

0 0 144.424 66.003 0 0 0 0 0 0

Technician R 0 0 880 880 0 0 0 0 0 0

0 0 24.64 24.64 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 48.6 8.1 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 72.0 48.5 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 387 186 0 0 0 0 0 0

Page 23 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:16 PM

**WBS Number:** 3.5.1.1.3.1.1 **Description:** Michigan - Phase II

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to verify mechanical aspects (leak tight,
etc.) of MDT chambers following installation on support

structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

195 0 0 195 142 0 53 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 2800 758 0 0 0 0 0 0

0 0 79.52 21.527 0 0 0 0 0 0

Mechanical Engineer R 0 0 693 196 0 0 0 0 0 0

0 0 31.933 9.032 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 25.6 1.1 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 12.0 3.5 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 159 36 0 0 0 0 0 0

Page 24 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:21 PM

**WBS Number:** 3.5.1.1.3.1.2 **Description:** U. Washington/Seattle -
Phase II

**Institution :** University of Washington **Contact:** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of MDT
chambers following installation on support structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

157 0 0 157 85 0 72 0 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 880 1760 0 0 0 0 0 0

0 0 28.486 56.971 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 15.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 105 0 0 0 0 0 0

Page 25 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:27 PM

**WBS Number:** 3.5.1.1.3.1.3 **Description:** Boston University - Phase
II

**Institution :** Boston U. **Contact:** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of MDT
chambers following installation on support structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

129 0 0 129 84 0 45 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 1760 0 0 0 0 0 0 0

0 0 84.005 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 129 0 0 0 0 0 0 0

Page 26 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:32 PM

**WBS Number:** 3.5.1.1.3.1.4 **Description:** Harvard - Phase II

**Institution :** Harvard U. **Contact:** Bing Zhou

Material and labor to support Harvard personnel at CERN for MDT
mechanical - Phase II work

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

91 0 0 91 49 0 42 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 880 0 0 0 0 0 0

0 0 24.64 24.64 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 7.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 47 45 0 0 0 0 0 0

Page 27 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:38 PM

**WBS Number:** 3.5.1.1.3.2 **Description:** Verify MDT Chamber
Electronics - Phase II

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
operational on chamber support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

610 0 0 610 413 0 197 0 8.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 1320 390 0 0 0 0 0 0

0 0 66.95 17.971 0 0 0 0 0 0

Gen Lab R 0 0 3840 3840 0 0 0 0 0 0

0 0 109.056 109.056 0 0 0 0 0 0

Technician R 0 0 3300 1870 0 0 0 0 0 0

0 0 73.694 35.867 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 35.0 3.1 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 78.8 42.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 389 221 0 0 0 0 0 0

Page 28 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:44 PM

**WBS Number:** 3.5.1.1.3.2.1 **Description:** Michigan - Phase II

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

486 0 0 486 343 0 143 0 7.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 880 390 0 0 0 0 0 0

0 0 40.55 17.971 0 0 0 0 0 0

Gen Lab R 0 0 3840 3840 0 0 0 0 0 0

0 0 109.056 109.056 0 0 0 0 0 0

Technician R 0 0 1760 1760 0 0 0 0 0 0

0 0 33.229 33.229 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 29.0 2.1 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 45.0 37.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 276 210 0 0 0 0 0 0

Page 29 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:49 PM

**WBS Number:** 3.5.1.1.3.2.2 **Description:** U. Washington/Seattle -
Phase II

**Institution :** University of Washington **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

46 0 0 46 18 0 27 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 660 110 0 0 0 0 0 0

0 0 15.825 2.638 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 11.3 5.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 34 12 0 0 0 0 0 0

Page 30 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:44:55 PM

**WBS Number:** 3.5.1.1.3.2.3 **Description:** Boston - Phase II

**Institution :** Boston U. **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 31 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:00 PM

**WBS Number:** 3.5.1.1.3.2.4 **Description:** Harvard - Phase II

**Institution :** Harvard U. **Contact:** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

79 0 0 79 51 0 28 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 440 0 0 0 0 0 0 0

0 0 26.4 0 0 0 0 0 0 0

Technician R 0 0 880 0 0 0 0 0 0 0

0 0 24.64 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 22.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 79 0 0 0 0 0 0 0

Page 32 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:05 PM

**WBS Number:** 3.5.1.1.3.3 **Description:** BW Single Sector Test

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to perform a single sector Phase II
commissioning test. Cables, gas lines, chambers and alignment

fixtures are pre-installed on BW sector and commissioned.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

159 0 0 159 87 0 72 0 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 880 0 0 0 0 0 0 0 0

0 24.992 0 0 0 0 0 0 0 0

Mechanical Engineer R 0 1280 0 0 0 0 0 0 0 0

0 45.592 0 0 0 0 0 0 0 0

Technician R 0 880 0 0 0 0 0 0 0 0

0 16.614 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 37.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 159 0 0 0 0 0 0 0 0

Page 33 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:11 PM

**WBS Number:** 3.5.1.1.3.3.1 **Description:** Brandeis - BW Single
Sector Test

**Institution :** Brandeis Univesity **Contact:** F. Taylor

Cost of material and labor at Brandeis University to conduct single
sector test of BW.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

65 0 0 65 43 0 22 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 880 0 0 0 0 0 0 0 0

0 24.992 0 0 0 0 0 0 0 0

Mechanical Engineer R 0 440 0 0 0 0 0 0 0 0

0 18.401 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 65 0 0 0 0 0 0 0 0

Page 34 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:17 PM

**WBS Number:** 3.5.1.1.3.3.2 **Description:** Michigan - BW Single
Sector Test

**Institution :** U. of Michigan **Contact:** F. Taylor

Cost of material and labor at University of Michigan to conduct single
sector test of BW.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 17 0 20 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 880 0 0 0 0 0 0 0 0

0 16.614 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 37 0 0 0 0 0 0 0 0

Page 35 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:22 PM

**WBS Number:** 3.5.1.1.3.3.3 **Description:** U. Washington/Seattle -
BW Sector Test

**Institution :** University of Washington **Contact:** F. Taylor

Cost of material and labor at University of Washington to conduct single
sector test of BW.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

57 0 0 57 27 0 30 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 840 0 0 0 0 0 0 0 0

0 27.191 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 57 0 0 0 0 0 0 0 0

Page 36 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:28 PM

**WBS Number:** 3.5.1.1.4 **Description:** Pre-Operations of MDT
Chambers - Phase III

**Institution :** **Contact:** F. Taylor

Phase-III Costs of labor and materials to certify that US MDT chambers
are operational on chamber support structures after they

have been moved to the ATLAS cavern.This includes gas system, readout
system, alignment system and chamber sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1396 0 0 1396 978 0 418 0 15.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 1760 0 0 0 0

0 0 0 0 44 96.8 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 330 0 0 0 0

0 0 0 0 11.669 18.269 0 0 0 0

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 0 0 440 0 0 0 0 0

0 0 0 0 14.243 0 0 0 0 0

Technician MR 0 0 0 0 3520 880 0 0 0 0

0 0 0 0 90.534 24.64 0 0 0 0

Computer Professional R 0 0 0 880 880 0 0 0 0 0

0 0 0 44 44 0 0 0 0 0

Electrical Engineer R 0 0 0 220 220 0 0 0 0 0

0 0 0 11.669 11.669 0 0 0 0 0

Gen Lab R 0 0 0 6840 1640 0 0 0 0 0

0 0 0 194.256 46.576 0 0 0 0 0

Mechanical Engineer R 0 0 0 2460 1870 0 0 0 0 0

0 0 0 113.279 88.605 0 0 0 0 0

Technician R 0 0 0 1760 880 0 0 0 0 0

0 0 0 49.28 24.64 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 30.0 10.0 0.0 0.0 0.0 0.0

Page 37 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:33 PM

Travel MR 0.0 0.0 0.0 0.0 91.8 48.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 22.0 10.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 89.4 72.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 536 657 203 0 0 0 0

Page 38 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:34 PM

**WBS Number:** 3.5.1.1.4.1 **Description:** Verify MDT Mechanical
Integrity - Phase III

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support structure

after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

633 0 0 633 448 0 185 0 7.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Mechanical Engineer MR 0 0 0 0 440 0 0 0 0 0

0 0 0 0 14.243 0 0 0 0 0

Technician MR 0 0 0 0 2640 0 0 0 0 0

0 0 0 0 65.894 0 0 0 0 0

Gen Lab R 0 0 0 2900 1200 0 0 0 0 0

0 0 0 82.36 34.08 0 0 0 0 0

Mechanical Engineer R 0 0 0 2460 1870 0 0 0 0 0

0 0 0 113.279 88.605 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 60.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 6.0 1.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 42.0 32.5 0.0 0.0 0.0 0.0 0.0

Page 39 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:39 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 250 383 0 0 0 0 0

Page 40 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:40 PM

**WBS Number:** 3.5.1.1.4.1.1 **Description:** Brandeis University -
Phase III

**Institution :** Brandeis Univesity **Contact:** F. Taylor

Cost of labor (\'General\') and materials to verify that the mechanical
aspects of the US MDT chambers are operational on support

structure after move to ATLAS cavern.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

230 0 0 230 200 0 29 0 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 0 0 1760 0 0 0 0 0

0 0 0 0 49.984 0 0 0 0 0

Gen Lab R 0 0 0 2900 1200 0 0 0 0 0

0 0 0 82.36 34.08 0 0 0 0 0

Mechanical Engineer R 0 0 0 700 110 0 0 0 0 0

0 0 0 29.274 4.6 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 1.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 12.0 2.5 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 136 94 0 0 0 0 0

Page 41 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:45 PM

**WBS Number:** 3.5.1.1.4.1.2 **Description:** Boston University - Phase
III

**Institution :** Boston U. **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support structure

after move to ATLAS cavern.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

273 0 0 273 193 0 80 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 880 0 0 0 0 0

0 0 0 0 24.64 0 0 0 0 0

Mechanical Engineer R 0 0 0 1760 1760 0 0 0 0 0

0 0 0 84.005 84.005 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 114 159 0 0 0 0 0

Page 42 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:51 PM

Page 43 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:51 PM

**WBS Number:** 3.5.1.1.4.1.3 **Description:** Harvard University -
Phase III

**Institution :** Harvard U. **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support structure

after move to ATLAS cavern.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

45 0 0 45 25 0 20 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 880 0 0 0 0 0

0 0 0 0 24.64 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 45 0 0 0 0 0

Page 44 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:45:56 PM

**WBS Number:** 3.5.1.1.4.1.4 **Description:** Michigan - Phase III

**Institution :** U. of Michigan **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support structure

after move to ATLAS cavern.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

42 0 0 42 17 0 25 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 880 0 0 0 0 0

0 0 0 0 16.614 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 42 0 0 0 0 0

Page 45 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:02 PM

**WBS Number:** 3.5.1.1.4.1.5 **Description:** U. Washington - Phase III

**Institution :** University of Washington **Contact:** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support structure

after move to ATLAS cavern.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

44 0 0 44 14 0 30 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer MR 0 0 0 0 440 0 0 0 0 0

0 0 0 0 14.243 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 44 0 0 0 0 0

Page 46 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:07 PM

**WBS Number:** 3.5.1.1.4.2 **Description:** Verify MDT Chamber
Electronics - Phase III

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
operational on chamber support structures after move to

ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

763 0 0 763 530 0 233 0 8.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 1760 0 0 0 0

0 0 0 0 44 96.8 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 330 0 0 0 0

0 0 0 0 11.669 18.269 0 0 0 0

Technician MR 0 0 0 0 880 880 0 0 0 0

0 0 0 0 24.64 24.64 0 0 0 0

Computer Professional R 0 0 0 880 880 0 0 0 0 0

0 0 0 44 44 0 0 0 0 0

Electrical Engineer R 0 0 0 220 220 0 0 0 0 0

0 0 0 11.669 11.669 0 0 0 0 0

Gen Lab R 0 0 0 3940 440 0 0 0 0 0

0 0 0 111.896 12.496 0 0 0 0 0

Technician R 0 0 0 1760 880 0 0 0 0 0

0 0 0 49.28 24.64 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 31.8 48.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 16.0 9.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 47.4 39.5 0.0 0.0 0.0 0.0 0.0

Page 47 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:13 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 286 274 203 0 0 0 0

Page 48 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:13 PM

**WBS Number:** 3.5.1.1.4.2.1 **Description:** Harvard University -
Phase III

**Institution :** Harvard U. **Contact:** F. Taylor

Cost of labor and materials to perform Phase III commissioning of MDT
electronics in pit.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

464 0 0 464 333 0 131 0 5.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 0 880 0 0 0 0

0 0 0 0 0 52.8 0 0 0 0

Electrical Engineer MR 0 0 0 0 110 220 0 0 0 0

0 0 0 0 6.6 13.2 0 0 0 0

Technician MR 0 0 0 0 880 880 0 0 0 0

0 0 0 0 24.64 24.64 0 0 0 0

Electrical Engineer R 0 0 0 110 110 0 0 0 0 0

0 0 0 6.6 6.6 0 0 0 0 0

Gen Lab R 0 0 0 3940 440 0 0 0 0 0

0 0 0 111.896 12.496 0 0 0 0 0

Technician R 0 0 0 1760 880 0 0 0 0 0

0 0 0 49.28 24.64 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 16.8 33.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 11.0 4.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 31.9 24.0 0.0 0.0 0.0 0.0 0.0

Page 49 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:19 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 211 125 129 0 0 0 0

Page 50 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:19 PM

**WBS Number:** 3.5.1.1.4.2.2 **Description:** Michigan - Phase III

**Institution :** U. of Michigan **Contact:** F. Taylor

Cost of labor and materials needed to perform Phase III commissioning of
MDT electronics in pit.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

298 0 0 298 196 0 102 0 2.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 880 0 0 0 0

0 0 0 0 44 44 0 0 0 0

Electrical Engineer MR 0 0 0 0 110 110 0 0 0 0

0 0 0 0 5.069 5.069 0 0 0 0

Computer Professional R 0 0 0 880 880 0 0 0 0 0

0 0 0 44 44 0 0 0 0 0

Electrical Engineer R 0 0 0 110 110 0 0 0 0 0

0 0 0 5.069 5.069 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 15.5 15.5 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 51 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:25 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 75 149 74 0 0 0 0

Page 52 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:25 PM

**WBS Number:** 3.5.1.2 **Description:** MDT Operations (Beam On)

**Institution :** Composite U. **Contact:** F. Taylor

Cost of labor and materials to maintain and operate the MDT Endcap
chamber system. This includes Phase IV Commissioning

with first beam and beyond.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1099 0 0 1099 842 0 258 0 17.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176

0 0 0 0 0 15.6 13.728 13.728 13.728 13.728

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880

0 0 0 0 0 132 13.2 13.2 13.2 13.2

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220

0 0 0 0 0 52.8 6.6 6.6 6.6 6.6

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176

0 0 0 0 0 34.32 17.16 13.728 13.728 13.728

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128

Gen Lab R 0 0 0 0 660 880 880 880 880 880

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637

Technician R 0 0 0 0 880 880 880 880 880 880

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 8.0 7.0 7.0 7.0 7.0 7.0

Travel R 0.0 0.0 0.0 0.0 23.0 27.0 27.0 27.0 27.0 27.0

Page 53 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:31 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 92 351 167 163 163 163

Page 54 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:31 PM

**WBS Number:** 3.5.1.2.1 **Description:** MDT Mechanical Operations
(Beam On)

**Institution :** **Contact:** F. Taylor

Cost of labor for operating and maintaining mechanical integrity of MDT
chamber system. This includes the cost of M&S

associated with the gas flow control system, piping, chamber supports,
etc. This covers Phase IV and beyond.

US MDT fraction is 20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 226 0 76 0 4.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 660 880 880 880 880 880

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5

Travel R 0.0 0.0 0.0 0.0 5.0 6.0 6.0 6.0 6.0 6.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 40 52 52 52 52 52

Page 55 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:37 PM

**WBS Number:** 3.5.1.2.1.1 **Description:** Brandeis University

**Institution :** Brandeis Univesity **Contact:** F. Taylor

Cost of materials and labor needed to keep mechanical aspects of US
chambers and alignment components operational during

beam-on time.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 226 0 76 0 4.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 660 880 880 880 880 880

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5

Travel R 0.0 0.0 0.0 0.0 5.0 6.0 6.0 6.0 6.0 6.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 40 52 52 52 52 52

Page 56 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:42 PM

**WBS Number:** 3.5.1.2.2 **Description:** MDT Electronics Operations
(Beam On)

**Institution :** **Contact:** F. Taylor

Cost of labor and materials for maintaining the MDT electronics - Phase
IV (initial beam) and beyond.

This involves LV and HV power supplies, as well as HV and signal HH
cards, and mezzanine cards. **Details of Estimate:**

This is roughly 20 % of the ATLAS total for the HV and signal cards -
but 100 % of the ATLAS total for CSM and mezzanine

cards (US design and responsibility - respectively).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

370 0 0 370 188 0 182 0 4.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128

Technician R 0 0 0 0 880 880 880 880 880 880

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5

Travel R 0.0 0.0 0.0 0.0 18.0 21.0 21.0 21.0 21.0 21.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 52 64 64 64 64 64

Page 57 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:48 PM

**WBS Number:** 3.5.1.2.2.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact:** F. Taylor

Cost of labor and materials needed to keep electronics of US chambers
operational.

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

370 0 0 370 188 0 182 0 4.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128

Technician R 0 0 0 0 880 880 880 880 880 880

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5

Travel R 0.0 0.0 0.0 0.0 18.0 21.0 21.0 21.0 21.0 21.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 52 64 64 64 64 64

Page 58 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:53 PM

**WBS Number:** 3.5.1.3 **Description:** MDT Maintenance (Beam Off)

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to repair and maintain the MDT system during
beam off times.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

336 0 0 336 208 0 128 0 5.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992

Technician R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 67 67 67 67 67

Page 59 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:46:59 PM

**WBS Number:** 3.5.1.3.1 **Description:** MDT Mechanical Maintenance
(Beam Off)

**Institution :** **Contact:** F. Taylor

Included are labor and M&S to maintain and repair mechanical parts of
the MDT Endcap chambers. Such items as the cost of

repairing a leaking chamber are covered. Work performed during beam off
periods.

Assume beam off for 4 months per year (winter). 1 FTE-year is 3 FTE
during beam off period.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

140 0 0 140 125 0 15 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 28 28 28 28 28

Page 60 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:04 PM

**WBS Number:** 3.5.1.3.1.1 **Description:** Brandeis University - Beam
Off

**Institution :** Brandeis Univesity **Contact:** F. Taylor

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

140 0 0 140 125 0 15 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 28 28 28 28 28

Page 61 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:10 PM

**WBS Number:** 3.5.1.3.2 **Description:** MDT Electronics Maintenance
(Beam Off)

**Institution :** **Contact:** F. Taylor

Cost of labor and materials to maintain and repair the MDT electronics
during beam off time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

196 0 0 196 83 0 113 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 39 39 39 39 39

Page 62 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:15 PM

**WBS Number:** 3.5.1.3.2.1 **Description:** Michigan - Beam Off

**Institution :** U. of Michigan **Contact:** F. Taylor

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

196 0 0 196 83 0 113 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 39 39 39 39 39

Page 63 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:21 PM

**WBS Number:** 3.5.1.4 **Description:** MDT Spares - Mechanical and
Electrical

**Institution :** **Contact:** F. Taylor

Cost of fabricating and maintaining a spare parts inventory (approx. 5%
of critical parts).

Cost of spare parts - such as broken cables, replacement power supplies,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 0 0 35 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 7 7 7 7 7

Page 64 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:26 PM

**WBS Number:** 3.5.1.4.1 **Description:** MDT Mechanical Spares

**Institution :** Harvard U. **Contact:** F. Taylor

Included is the cost of maintaining an inventory of replacement parts
for the MDT mechanical systems - such as gas system

components, Faraday Cages, etc.

Cost of small parts - nuts and bolts to keep things together.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 15 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3

Page 65 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:32 PM

**WBS Number:** 3.5.1.4.1.1 **Description:** Harvard University

**Institution :** Harvard U. **Contact:** F. Taylor

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 15 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3

Page 66 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:37 PM

**WBS Number:** 3.5.1.4.2 **Description:** MDT Electronics Spares

**Institution :** Composite U. **Contact:** F. Taylor

Cost of maintaining an inventory of electronics spares - including HV
and signal HH cards, Mezzanine cards, CSMs, spare

cables, DCS boxes, HV cables and connectors.

Cost of small electrical things - such as AC cables, connectors,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

20 0 0 20 0 0 20 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 4 4 4 4 4

Page 67 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:42 PM

**WBS Number:** 3.5.1.4.2.1 **Description:** Harvard University

**Institution :** Harvard U. **Contact:** F. Taylor

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

20 0 0 20 0 0 20 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 4 4 4 4 4

Page 68 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:48 PM

**WBS Number:** 3.5.2 **Description:** CSC Pre-Operations, Operations
and Maintenance

**Institution :** BNL-muon **Contact:** V. Polychronakos

Cost of Labor and materials to operate and maintain the Endcap CSC
chamber system.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2172 0 0 2172 1603 0 569 0 18.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176

0 0 0 0 0 21.156 18.617 18.617 18.617 18.617

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880

0 0 0 0 0 310.288 31.029 31.029 31.029 31.029

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220

0 0 0 0 0 77.572 9.696 9.696 9.696 9.696

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176

0 0 0 0 0 50.422 25.211 20.169 20.169 20.169

Computer Professional MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 36.881 36.881 0 0 0 0

Technician MR 0 0 0 0 470 470 0 0 0 0

0 0 0 0 25.161 25.161 0 0 0 0

Electrical Engineer R 0 0 480 566 440 0 0 0 0 0

0 0 39.918 48.18 36.881 0 0 0 0 0

Gen Lab R 0 0 2160 600 440 550 220 220 220 220

0 0 61.344 17.04 12.496 15.62 6.248 6.248 6.248 6.248

Mechanical Engineer R 0 40 0 0 0 0 0 0 0 0

0 3.667 0 0 0 0 0 0 0 0

Technician R 0 110 1782 1220 1096 1056 616 616 616 616

0 6.594 95.973 62.176 59.672 55.768 33.913 33.913 33.913 33.913

Page 69 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:54 PM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 19.3 19.3 0.0 0.0 0.0 0.0

Other R 0.0 33.5 69.4 18.1 14.6 26.3 23.3 23.3 23.3 23.3

Travel R 0.0 7.5 42.5 20.0 28.5 20.0 12.5 12.5 12.5 12.5

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 58 330 172 268 693 166 161 161 161

Page 70 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:47:54 PM

**WBS Number:** 3.5.2.1 **Description:** CSC Pre-operations

**Institution :** BNL-muon **Contact:** V. Polychronakos

Work related to the mechanical and electrical aspects of pre-operating
the CSC chambers of the U.S. deliverables.

Physicist estimate**Basis of Estimate:**

100% US ATLAS responsibility**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

845 0 0 845 538 0 307 0 5.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 36.881 36.881 0 0 0 0

Technician MR 0 0 0 0 470 470 0 0 0 0

0 0 0 0 25.161 25.161 0 0 0 0

Electrical Engineer R 0 0 480 566 440 0 0 0 0 0

0 0 39.918 48.18 36.881 0 0 0 0 0

Gen Lab R 0 0 2160 600 0 0 0 0 0 0

0 0 61.344 17.04 0 0 0 0 0 0

Mechanical Engineer R 0 40 0 0 0 0 0 0 0 0

0 3.667 0 0 0 0 0 0 0 0

Technician R 0 110 1782 1220 370 0 0 0 0 0

0 6.594 95.973 62.176 22.179 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 19.3 19.3 0.0 0.0 0.0 0.0

Other R 0.0 33.5 69.4 11.1 1.8 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 42.5 20.0 13.5 0.0 0.0 0.0 0.0 0.0

Page 71 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:00 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 58 330 165 186 108 0 0 0 0

Page 72 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:00 PM

**WBS Number:** 3.5.2.1.1 **Description:** Setup of CSC Staging and Test
Station

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to setup the CSC test station located in
Bldg. 832 at BNL. Included are engineering costs as well as

materials and labor to setup work stations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

101 0 0 101 28 0 73 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 150 0 0 0 0 0 0 0

0 0 11.394 0 0 0 0 0 0 0

Mechanical Engineer R 0 40 0 0 0 0 0 0 0 0

0 3.667 0 0 0 0 0 0 0 0

Technician R 0 110 110 0 0 0 0 0 0 0

0 6.594 6.594 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 33.5 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 58 44 0 0 0 0 0 0 0

Page 73 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:06 PM

**WBS Number:** 3.5.2.1.1.1 **Description:** Engineering Design of CSC
Test Station

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to design the MDT test station at Bldg. 832
@ BNL. Included is both mechanical and electrical

engineering needed.

This covers engineering work needed to design and setup the chamber
component test station at **Details of Estimate:**

BNL. Included are designs of infrastructure of room, work tables,
handling fixtures and planning of logistical flow.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 7 0 8 0 0.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 40 0 0 0 0 0 0 0

0 0 3.038 0 0 0 0 0 0 0

Mechanical Engineer R 0 40 0 0 0 0 0 0 0 0

0 3.667 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.5 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 2.5 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 7 7 0 0 0 0 0 0 0

Page 74 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:11 PM

**WBS Number:** 3.5.2.1.1.1.1 **Description:** BNL

**Institution :** BNL-muon **Contact:** V. Polychronakos

Cost of engineering to plan CSC test station. This will located first at
BNL - then moved to CERN.

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7 0 0 7 4 0 4 0 0.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 40 0 0 0 0 0 0 0 0

0 3.667 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 7 0 0 0 0 0 0 0 0

Page 75 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:17 PM

**WBS Number:** 3.5.2.1.1.1.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7 0 0 7 3 0 4 0 0.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 40 0 0 0 0 0 0 0

0 0 3.038 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 7 0 0 0 0 0 0 0

Page 76 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:22 PM

**WBS Number:** 3.5.2.1.1.2 **Description:** Commission CSC Test Station

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to activate the CSC test station at BNL.
This includes costs of tables, tools, chamber handling

equipment, gas systems and chamber testing electronics. Included is the
cost of shipping and activation of test equipment from

the US.

It is most cost-effective to perform Phase I CSC certification at BNL -
where manpower and **Details of Estimate:**

infrastructure exist.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

86 0 0 86 22 0 65 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 8.356 0 0 0 0 0 0 0

Technician R 0 110 110 0 0 0 0 0 0 0

0 6.594 6.594 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 33.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 5.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 50 36 0 0 0 0 0 0 0

Page 77 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:28 PM

**WBS Number:** 3.5.2.1.1.2.1 **Description:** BNL

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

69 0 0 69 13 0 55 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 110 110 0 0 0 0 0 0 0

0 6.594 6.594 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 33.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 50 18 0 0 0 0 0 0 0

Page 78 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:33 PM

**WBS Number:** 3.5.2.1.1.2.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 8 0 9 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 8.356 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0

Page 79 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:39 PM

**WBS Number:** 3.5.2.1.2 **Description:** Pre-Operations of CSC
Chambers - Phase I

**Institution :** **Contact:** V. Polychronakos

Phase-I Costs of labor and materials to certify that 32 US CSC chambers
are ready to be installed in chamber support

structures. This includes gas system, readout system and chamber
sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

174 0 0 174 129 0 45 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 10.084 0 0 0 0 0 0 0

Gen Lab R 0 0 1760 0 0 0 0 0 0 0

0 0 49.984 0 0 0 0 0 0 0

Technician R 0 0 1232 0 0 0 0 0 0 0

0 0 69.029 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 174 0 0 0 0 0 0 0

Page 80 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:44 PM

**WBS Number:** 3.5.2.1.2.1 **Description:** Verify CSC Mechanical
Integrity - Phase I

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are certified for installation on SW.

Work performed in Bldg. 832 at BNL.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

56 0 0 56 50 0 6 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 1760 0 0 0 0 0 0 0

0 0 49.984 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 56 0 0 0 0 0 0 0

Page 81 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:50 PM

**WBS Number:** 3.5.2.1.2.1.1 **Description:** BNL - Phase I

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

56 0 0 56 50 0 6 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 1760 0 0 0 0 0 0 0

0 0 49.984 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 56 0 0 0 0 0 0 0

Page 82 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:48:55 PM

**WBS Number:** 3.5.2.1.2.1.2 **Description:** UCI - Phase I

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 83 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:00 PM

**WBS Number:** 3.5.2.1.2.2 **Description:** Verify CSC Chamber
Electronics - Phase I

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
certified for chamber installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

118 0 0 118 79 0 39 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 10.084 0 0 0 0 0 0 0

Technician R 0 0 1232 0 0 0 0 0 0 0

0 0 69.029 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 7.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 118 0 0 0 0 0 0 0

Page 84 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:06 PM

**WBS Number:** 3.5.2.1.2.2.1 **Description:** BNL - Phase I

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

89 0 0 89 63 0 26 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 10.084 0 0 0 0 0 0 0

Technician R 0 0 880 0 0 0 0 0 0 0

0 0 52.749 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 89 0 0 0 0 0 0 0

Page 85 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:11 PM

**WBS Number:** 3.5.2.1.2.2.2 **Description:** UCI - Phase I

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

29 0 0 29 16 0 13 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 352 0 0 0 0 0 0 0

0 0 16.28 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 29 0 0 0 0 0 0 0

Page 86 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:17 PM

**WBS Number:** 3.5.2.1.3 **Description:** Pre-Operations of CSC
Chambers - Phase II

**Institution :** **Contact:** V. Polychronakos

Phase-II Costs of labor and materials to certify that US CSC chambers
are operational on chamber support structures. This

includes gas system, readout system, alignment system and chamber
sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

221 0 0 221 142 0 79 0 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 220 456 0 0 0 0 0 0

0 0 18.44 38.096 0 0 0 0 0 0

Gen Lab R 0 0 400 600 0 0 0 0 0 0

0 0 11.36 17.04 0 0 0 0 0 0

Technician R 0 0 440 800 0 0 0 0 0 0

0 0 20.35 37 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 46.4 3.9 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 7.5 10.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 112 109 0 0 0 0 0 0

Page 87 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:22 PM

**WBS Number:** 3.5.2.1.3.1 **Description:** Verify CSC Mechanical
Integrity - Phase II

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are operational on Small Wheels.

Included is the cost of labor and materials to mate chamber support
frames to the CSC chambers at CERN - just prior to their

installation on the small wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

31 0 0 31 28 0 3 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 400 600 0 0 0 0 0 0

0 0 11.36 17.04 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 18 0 0 0 0 0 0

Page 88 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:28 PM

**WBS Number:** 3.5.2.1.3.1.1 **Description:** BNL - Phase II

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

31 0 0 31 28 0 3 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 400 600 0 0 0 0 0 0

0 0 11.36 17.04 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 18 0 0 0 0 0 0

Page 89 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:33 PM

**WBS Number:** 3.5.2.1.3.1.2 **Description:** UCI - Phase II

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 90 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:39 PM

**WBS Number:** 3.5.2.1.3.2 **Description:** Verify CSC Chamber
Electronics - Phase II

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
operational on Small Wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

190 0 0 190 114 0 76 0 1.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 220 456 0 0 0 0 0 0

0 0 18.44 38.096 0 0 0 0 0 0

Technician R 0 0 440 800 0 0 0 0 0 0

0 0 20.35 37 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 45.2 2.7 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 7.5 10.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 100 91 0 0 0 0 0 0

Page 91 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:44 PM

**WBS Number:** 3.5.2.1.3.2.1 **Description:** BNL - Phase II

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

91 0 0 91 30 0 61 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 220 0 0 0 0 0 0

0 0 10.084 20.169 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 44.0 1.5 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 2.5 5.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 63 28 0 0 0 0 0 0

Page 92 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:50 PM

**WBS Number:** 3.5.2.1.3.2.2 **Description:** UCI - Phase II

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

99 0 0 99 84 0 16 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 236 0 0 0 0 0 0

0 0 8.356 17.927 0 0 0 0 0 0

Technician R 0 0 440 800 0 0 0 0 0 0

0 0 20.35 37 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 36 63 0 0 0 0 0 0

Page 93 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:49:55 PM

**WBS Number:** 3.5.2.1.4 **Description:** Pre-Operations of CSC
Chambers - Phase III

**Institution :** **Contact:** V. Polychronakos

Phase-III Costs of labor and materials to certify that US CSC chambers
are operational on chamber support structures after

they have been moved to the ATLAS cavern.This includes gas system,
readout system, alignment system and chamber

sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

349 0 0 349 239 0 110 0 2.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 36.881 36.881 0 0 0 0

Technician MR 0 0 0 0 470 470 0 0 0 0

0 0 0 0 25.161 25.161 0 0 0 0

Electrical Engineer R 0 0 0 110 440 0 0 0 0 0

0 0 0 10.084 36.881 0 0 0 0 0

Technician R 0 0 0 420 370 0 0 0 0 0

0 0 0 25.176 22.179 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 19.3 19.3 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 7.2 1.8 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 10.0 13.5 0.0 0.0 0.0 0.0 0.0

Page 94 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:01 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 56 186 108 0 0 0 0

Page 95 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:01 PM

**WBS Number:** 3.5.2.1.4.1 **Description:** Verify CSC Mechanical
Integrity - Phase III

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are operational on support structure

after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

28 0 0 28 14 0 14 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 120 120 0 0 0 0 0

0 0 0 7.193 7.193 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 0.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 3.0 2.5 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 18 11 0 0 0 0 0

Page 96 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:07 PM

**WBS Number:** 3.5.2.1.4.1.1 **Description:** BNL - Phase III

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

28 0 0 28 14 0 14 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 120 120 0 0 0 0 0

0 0 0 7.193 7.193 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 0.3 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 3.0 2.5 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 18 11 0 0 0 0 0

Page 97 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:12 PM

**WBS Number:** 3.5.2.1.4.1.2 **Description:** UCI - Phase III

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 98 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:17 PM

**WBS Number:** 3.5.2.1.4.2 **Description:** Verify CSC Chamber
Electronics - Phase III

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
operational on chamber support structures after move to

ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

321 0 0 321 224 0 97 0 1.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 36.881 36.881 0 0 0 0

Technician MR 0 0 0 0 470 470 0 0 0 0

0 0 0 0 25.161 25.161 0 0 0 0

Electrical Engineer R 0 0 0 110 440 0 0 0 0 0

0 0 0 10.084 36.881 0 0 0 0 0

Technician R 0 0 0 300 250 0 0 0 0 0

0 0 0 17.983 14.986 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 19.3 19.3 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 1.2 1.5 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 7.0 11.0 0.0 0.0 0.0 0.0 0.0

Page 99 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:23 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 38 175 108 0 0 0 0

Page 100 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:23 PM

**WBS Number:** 3.5.2.1.4.2.1 **Description:** BNL - Phase III

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

185 0 0 185 134 0 51 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 20.169 20.169 0 0 0 0

Technician MR 0 0 0 0 250 250 0 0 0 0

0 0 0 0 14.986 14.986 0 0 0 0

Electrical Engineer R 0 0 0 110 220 0 0 0 0 0

0 0 0 10.084 20.169 0 0 0 0 0

Technician R 0 0 0 300 250 0 0 0 0 0

0 0 0 17.983 14.986 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 8.0 8.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 1.2 0.5 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 7.0 8.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 101 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:29 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 38 96 51 0 0 0 0

Page 102 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:29 PM

**WBS Number:** 3.5.2.1.4.2.2 **Description:** UCI - Phase III

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

136 0 0 136 91 0 46 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 16.712 16.712 0 0 0 0

Technician MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 10.175 10.175 0 0 0 0

Electrical Engineer R 0 0 0 0 220 0 0 0 0 0

0 0 0 0 16.712 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 11.3 11.3 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 103 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:35 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 79 57 0 0 0 0

Page 104 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:35 PM

**WBS Number:** 3.5.2.2 **Description:** CSC Operations (Beam On)

**Institution :** BNL-muon **Contact:** V. Polychronakos

Cost of labor and materials to maintain and operate the CSC Endcap
chamber system. This includes Phase IV Commissioning

with first beam and beyond.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1050 0 0 1050 959 0 90 0 11.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176

0 0 0 0 0 21.156 18.617 18.617 18.617 18.617

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880

0 0 0 0 0 310.288 31.029 31.029 31.029 31.029

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220

0 0 0 0 0 77.572 9.696 9.696 9.696 9.696

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176

0 0 0 0 0 50.422 25.211 20.169 20.169 20.169

Gen Lab R 0 0 0 0 440 110 110 110 110 110

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124

Technician R 0 0 0 0 726 396 396 396 396 396

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 5.8 3.3 3.3 3.3 3.3 3.3

Travel R 0.0 0.0 0.0 0.0 15.0 7.5 7.5 7.5 7.5 7.5

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 75 498 123 118 118 118

Page 105 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:41 PM

**WBS Number:** 3.5.2.2.1 **Description:** CSC Mechanical Operations
(Beam On)

**Institution :** **Contact:** V. Polychronakos

Cost of labor for operating and maintaining mechanical integrity of CSC
chamber system. This includes the cost of M&S

associated with the gas flow control system, piping, chamber supports,
etc. This covers Phase IV and beyond.

US MDT fraction is 20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 28 0 9 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 440 110 110 110 110 110

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 5 5 5 5 5

Page 106 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:46 PM

**WBS Number:** 3.5.2.2.1.1 **Description:** BNL - Beam On

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 28 0 9 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 440 110 110 110 110 110

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 5 5 5 5 5

Page 107 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:52 PM

**WBS Number:** 3.5.2.2.1.2 **Description:** UCI - Beam On

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 108 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:50:57 PM

**WBS Number:** 3.5.2.2.2 **Description:** CSC Electronics Operations
(Beam On)

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials for maintaining the CSC electronics - Phase
IV (initial beam) and beyond.

This involves LV and HV power supplies, as well as HV and signal HH
cards, and mezzanine cards. **Details of Estimate:**

This is roughly 20 % of the ATLAS total for the HV and signal cards -
but 100 % of the ATLAS total for CSM and mezzanine

cards (US design and responsibility - respectively).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

230 0 0 230 149 0 82 0 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 726 396 396 396 396 396

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.5 2.0 2.0 2.0 2.0 2.0

Travel R 0.0 0.0 0.0 0.0 15.0 7.5 7.5 7.5 7.5 7.5

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 61 34 34 34 34 34

Page 109 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:02 PM

**WBS Number:** 3.5.2.2.2.1 **Description:** BNL - Beam On

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

151 0 0 151 103 0 48 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 286 286 286 286 286 286

0 0 0 0 17.143 17.143 17.143 17.143 17.143 17.143

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 7.5 5.0 5.0 5.0 5.0 5.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 29 24 24 24 24 24

Page 110 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:08 PM

**WBS Number:** 3.5.2.2.2.2 **Description:** UCI - Beam On

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

80 0 0 80 46 0 34 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 440 110 110 110 110 110

0 0 0 0 20.35 5.088 5.088 5.088 5.088 5.088

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 7.5 2.5 2.5 2.5 2.5 2.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 32 9 9 9 9 9

Page 111 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:13 PM

**WBS Number:** 3.5.2.3 **Description:** CSC Maintenance (Beam Off)

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to repair and maintain the CSC system during
beam off times.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

167 0 0 167 105 0 61 0 1.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124

Technician R 0 0 0 0 0 660 220 220 220 220

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 6.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 0.0 12.5 5.0 5.0 5.0 5.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 69 24 24 24 24

Page 112 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:19 PM

**WBS Number:** 3.5.2.3.1 **Description:** CSC Mechanical Maintenance
(Beam Off)

**Institution :** **Contact:** V. Polychronakos

Included are labor and M&S to maintain and repair mechanical parts of
the CSC Endcap chambers. Such items as the cost of

repairing a leaking chamber are covered. Work performed during beam off
periods.

Access to the CSCs is likely to be very difficult given their location
in high radiation area.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 25 0 7 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 15 4 4 4 4

Page 113 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:24 PM

**WBS Number:** 3.5.2.3.1.1 **Description:** BNL - Beam Off

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 25 0 7 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 15 4 4 4 4

Page 114 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:30 PM

**WBS Number:** 3.5.2.3.1.2 **Description:** UCI - Beam Off

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 115 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:35 PM

**WBS Number:** 3.5.2.3.2 **Description:** CSC Electronics Maintenance
(Beam Off)

**Institution :** **Contact:** V. Polychronakos

Cost of labor and materials to maintain and repair the CSC electronics
during beam off time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

135 0 0 135 80 0 54 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 660 220 220 220 220

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 2.0 2.0 2.0 2.0

Travel R 0.0 0.0 0.0 0.0 0.0 12.5 5.0 5.0 5.0 5.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 54 20 20 20 20

Page 116 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:40 PM

**WBS Number:** 3.5.2.3.2.1 **Description:** BNL - Beam Off

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

65 0 0 65 40 0 25 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 220 110 110 110 110

0 0 0 0 0 13.187 6.594 6.594 6.594 6.594

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 2.5 2.5 2.5 2.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 22 11 11 11 11

Page 117 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:46 PM

**WBS Number:** 3.5.2.3.2.2 **Description:** UCI - Beam Off

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

70 0 0 70 41 0 29 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 440 110 110 110 110

0 0 0 0 0 20.35 5.088 5.088 5.088 5.088

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 7.5 2.5 2.5 2.5 2.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 32 9 9 9 9

Page 118 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:51 PM

**WBS Number:** 3.5.2.4 **Description:** CSC Spares - Mechanical and
Electrical

**Institution :** **Contact:** V. Polychronakos

Cost of fabricating and maintaining a spare parts inventory (approx. 5%
of critical parts).

Cost of spare parts - such as broken cables, replacement power supplies,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

110 0 0 110 0 0 110 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 7.0 7.0 17.0 17.0 17.0 17.0 17.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 7 7 19 19 19 19 19

Page 119 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:51:57 PM

**WBS Number:** 3.5.2.4.1 **Description:** CSC Mechanical Spares

**Institution :** BNL-muon **Contact:** V. Polychronakos

Included is the cost of maintaining an inventory of replacement parts
for the CSC mechanical systems - such as gas system

components, Faraday Cages, etc.

Cost of small parts - nuts and bolts to keep things together.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

47 0 0 47 0 0 47 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 7.0 7.0 7.0 7.0 7.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 3 3 8 8 8 8 8

Page 120 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:02 PM

**WBS Number:** 3.5.2.4.1.1 **Description:** BNL

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 0 0 23 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 5 5 5 5 5

Page 121 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:07 PM

**WBS Number:** 3.5.2.4.2 **Description:** CSC Electronics Spares

**Institution :** Composite U. **Contact:** V. Polychronakos

Cost of maintaining an inventory of electronics spares - frontend, SCA,
and RODs.

Cost of small electrical things - such as AC cables, connectors,
etc.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

63 0 0 63 0 0 63 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 4.0 4.0 10.0 10.0 10.0 10.0 10.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 4 4 11 11 11 11 11

Page 122 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:13 PM

**WBS Number:** 3.5.2.4.2.1 **Description:** BNL

**Institution :** BNL-muon **Contact:** V. Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 0 0 23 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 5 5 5 5 5

Page 123 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:18 PM

**WBS Number:** 3.5.2.4.2.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

13 0 0 13 0 0 13 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3

Page 124 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:23 PM

**WBS Number:** 3.5.3 **Description:** Alignment System Pre-Operations,
M&O

**Institution :** **Contact:** Jim Bensinger

Encompassed in this WBS is work related to the Endcap alignment system.
This includes the in-plane alignment system and

global alignment system.

Survey of all wheels and chamber mounting frames is covered. This is
needed to precisely locate chamber and alignment

supports.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1648 0 0 1648 1120 5 523 0 20.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 176 176 176 352 176 176 176 176 176

0 13.728 13.728 13.728 27.456 16.885 16.885 16.885 16.885 16.885

Grad Student B/I 0 0 0 3520 3520 220 220 220 220 220

0 0 0 52.8 52.8 4.059 4.059 4.059 4.059 4.059

Post Doc B/I 0 220 1760 3520 3520 396 396 396 396 396

0 6.6 52.8 105.6 105.6 14.612 14.612 14.612 14.612 14.612

Computer Professional MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 17.697 17.697 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 9.2 9.2 0 0 0 0

Technician MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 6.765 6.765 0 0 0 0

Gen Lab R 0 0 880 1880 220 0 0 0 0 0

0 0 24.992 53.392 6.248 0 0 0 0 0

Mechanical Engineer R 0 0 220 488 250 0 0 0 0 0

0 0 9.2 20.408 10.455 0 0 0 0 0

Technician R 0 0 2228 2360 880 924 924 924 924 924

0 0 68.511 72.57 27.06 28.413 28.413 28.413 28.413 28.413

Page 125 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:29 PM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0

Other R 0.0 1.3 16.0 7.2 2.1 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 4.0 27.2 48.0 19.3 30.6 30.6 30.6 30.6 30.6

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 28 227 400 323 183 121 121 121 121

Page 126 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:30 PM

**WBS Number:** 3.5.3.1 **Description:** Alignment System Pre-operations

**Institution :** Composite U. **Contact:** Jim Bensinger

Work related to the pre-operation of the Endcap alignment system.
Covered are the alignment of both the CSC and MDT

chamber systems.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1041 0 0 1041 800 5 236 0 16.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 176 176 176 352 0 0 0 0 0

0 13.728 13.728 13.728 27.456 0 0 0 0 0

Grad Student B/I 0 0 0 3520 3520 0 0 0 0 0

0 0 0 52.8 52.8 0 0 0 0 0

Post Doc B/I 0 220 1760 3520 3520 0 0 0 0 0

0 6.6 52.8 105.6 105.6 0 0 0 0 0

Computer Professional MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 17.697 17.697 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 9.2 9.2 0 0 0 0

Technician MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 6.765 6.765 0 0 0 0

Gen Lab R 0 0 880 1880 220 0 0 0 0 0

0 0 24.992 53.392 6.248 0 0 0 0 0

Mechanical Engineer R 0 0 220 488 250 0 0 0 0 0

0 0 9.2 20.408 10.455 0 0 0 0 0

Technician R 0 0 2228 2360 880 0 0 0 0 0

0 0 68.511 72.57 27.06 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Page 127 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:35 PM

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0

Other R 0.0 1.3 16.0 7.2 2.1 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 4.0 27.2 48.0 19.3 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 28 227 400 323 62 0 0 0 0

Page 128 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:36 PM

**WBS Number:** 3.5.3.1.1 **Description:** Pre-Ops Staging Area for
Alignment Components

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to setup and pre-operate a workshop to
unpack, inspect, repair and test Endcap alignment parts.

This is Phase-I work.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

30 0 0 30 7 5 19 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 4.6 0 0 0 0 0 0 0

Technician R 0 0 220 0 0 0 0 0 0 0

0 0 6.765 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.3 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 8 23 0 0 0 0 0 0 0

Page 129 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:41 PM

**WBS Number:** 3.5.3.1.1.1 **Description:** Eng. Design for Alignment
Staging & Test Station

**Institution :** **Contact:** Jim Bensinger

Engineering labor and materials needed to setup and operate the Endcap
alignment staging and testing station at CERN. This

includes testers for the in-plane and global systems.

100 % of the Endcap - roughly 50 % ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

12 0 0 12 0 5 8 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 4.6 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.3 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 8 5 0 0 0 0 0 0 0

Page 130 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:47 PM

**WBS Number:** 3.5.3.1.1.1.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

12 0 0 12 0 5 8 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0

0 0 4.6 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.3 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 8 5 0 0 0 0 0 0 0

Page 131 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:52 PM

**WBS Number:** 3.5.3.1.1.2 **Description:** Commission Alignment Stage
& Test Station

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to commission an alignment stage and test
station at CERN. Alignment components will be shipped

to CERN fully certified as being ready for installation. The work
covered here is to unpack components, inspect for damage and

final check before installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 7 0 11 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 220 0 0 0 0 0 0 0

0 0 6.765 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0

Page 132 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:52:58 PM

**WBS Number:** 3.5.3.1.1.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 7 0 11 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 220 0 0 0 0 0 0 0

0 0 6.765 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0

Page 133 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:03 PM

**WBS Number:** 3.5.3.1.2 **Description:** Pre-operations of Alignment
Parts - Phase I

**Institution :** **Contact:** Jim Bensinger

This covers labor and materials to perform the pre-operations
(certification) on all alignment components (in-plane, polar,

multi-point, bars and CSC components) prior to installation on the
support structures.

100 % Endcap ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

62 0 0 62 43 0 18 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 1408 0 0 0 0 0 0 0

0 0 43.296 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 11.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 62 0 0 0 0 0 0 0

Page 134 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:09 PM

**WBS Number:** 3.5.3.1.2.1 **Description:** Brandeis - Phase I

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

62 0 0 62 43 0 18 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 1408 0 0 0 0 0 0 0

0 0 43.296 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 11.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 62 0 0 0 0 0 0 0

Page 135 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:14 PM

**WBS Number:** 3.5.3.1.3 **Description:** Pre-operations of Alignment
Parts - Phase II

**Institution :** **Contact:** Jim Bensinger

Covers labor and materials for pre-operations of the all alignment
components following their installation on the support

structures - prior to the wheels being installed in the pit.

This WBS includes survey and adjustment of alignment components and
chambers (MDT & CSC) in support structures.

100 % Endcap ATLAS - costed as 20% of all Phase II operations.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

144 0 0 144 96 0 48 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 880 0 0 0 0 0 0

0 0 24.992 24.992 0 0 0 0 0 0

Mechanical Engineer R 0 0 110 110 0 0 0 0 0 0

0 0 4.6 4.6 0 0 0 0 0 0

Technician R 0 0 600 600 0 0 0 0 0 0

0 0 18.45 18.45 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 1.2 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 77 68 0 0 0 0 0 0

Page 136 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:20 PM

**WBS Number:** 3.5.3.1.3.1 **Description:** Brandeis - Phase II

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

144 0 0 144 96 0 48 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 880 0 0 0 0 0 0

0 0 24.992 24.992 0 0 0 0 0 0

Mechanical Engineer R 0 0 110 110 0 0 0 0 0 0

0 0 4.6 4.6 0 0 0 0 0 0

Technician R 0 0 600 600 0 0 0 0 0 0

0 0 18.45 18.45 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 1.2 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 77 68 0 0 0 0 0 0

Page 137 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:25 PM

**WBS Number:** 3.5.3.1.4 **Description:** Pre-operations of Alignment -
Phase III

**Institution :** **Contact:** Jim Bensinger

Pre-operations of alignment components following the installation of the
support structures in the pit. This involves getting the

alignment components to function as an integral system in its final
operating position.

Survey support of endcap muon system and final adjustment of components.

100 % Endcap ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

360 0 0 360 209 0 150 0 3.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 17.697 17.697 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 9.2 9.2 0 0 0 0

Technician MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 6.765 6.765 0 0 0 0

Gen Lab R 0 0 0 1000 220 0 0 0 0 0

0 0 0 28.4 6.248 0 0 0 0 0

Mechanical Engineer R 0 0 0 378 250 0 0 0 0 0

0 0 0 15.808 10.455 0 0 0 0 0

Technician R 0 0 0 1760 880 0 0 0 0 0

0 0 0 54.12 27.06 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 6.0 2.1 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 36.0 19.3 0.0 0.0 0.0 0.0 0.0

Page 138 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:31 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 160 138 62 0 0 0 0

Page 139 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:31 PM

**WBS Number:** 3.5.3.1.4.1 **Description:** Brandeis - Phase III

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

360 0 0 360 209 0 150 0 3.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 440 440 0 0 0 0

0 0 0 0 17.697 17.697 0 0 0 0

Electrical Engineer MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 9.2 9.2 0 0 0 0

Technician MR 0 0 0 0 220 220 0 0 0 0

0 0 0 0 6.765 6.765 0 0 0 0

Gen Lab R 0 0 0 1000 220 0 0 0 0 0

0 0 0 28.4 6.248 0 0 0 0 0

Mechanical Engineer R 0 0 0 378 250 0 0 0 0 0

0 0 0 15.808 10.455 0 0 0 0 0

Technician R 0 0 0 1760 880 0 0 0 0 0

0 0 0 54.12 27.06 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 6.0 2.1 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 36.0 19.3 0.0 0.0 0.0 0.0 0.0

Page 140 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:37 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 160 138 62 0 0 0 0

Page 141 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:37 PM

**WBS Number:** 3.5.3.2 **Description:** Alignment System Operation
(Beam On)

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Work related to the operation of the Endcap alignment system. This WBS
covers labor and materials for all components of the

system - both in-plane and global.

Physicist estimate**Basis of Estimate:**

100 % Endcap ATLAS.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

126 0 0 126 66 0 59 0 1.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 6.494 6.494 6.494 6.494 6.494

Technician R 0 0 0 0 0 220 220 220 220 220

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 25 25 25 25 25

Page 142 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:43 PM

**WBS Number:** 3.5.3.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

93 0 0 93 34 0 59 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 220 220 220 220 220

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 19 19 19 19 19

Page 143 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:48 PM

**WBS Number:** 3.5.3.3 **Description:** Alignment System Maintenance
(Beam Off)

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Work related to the maintenance of the Endcap alignment system. This WBS
covers labor and materials for all components of

the system - both in-plane and global. The cost of replacement parts is
included.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

481 0 0 481 254 0 228 0 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 16.885 16.885 16.885 16.885 16.885

Grad Student B/I 0 0 0 0 0 220 220 220 220 220

0 0 0 0 0 4.059 4.059 4.059 4.059 4.059

Post Doc B/I 0 0 0 0 0 220 220 220 220 220

0 0 0 0 0 8.118 8.118 8.118 8.118 8.118

Technician R 0 0 0 0 0 704 704 704 704 704

0 0 0 0 0 21.648 21.648 21.648 21.648 21.648

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 9.0 9.0 9.0 9.0 9.0

Travel R 0.0 0.0 0.0 0.0 0.0 23.6 23.6 23.6 23.6 23.6

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 96 96 96 96 96

Page 144 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:53:54 PM

**WBS Number:** 3.5.3.3.1 **Description:** Alignment Bars

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to maintain the Endcap alignment bars.

100 % ATLAS - alignment bars only in Endcap region.**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 27 0 56 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 17 17 17 17 17

Page 145 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:00 PM

**WBS Number:** 3.5.3.3.1.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 27 0 56 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 17 17 17 17 17

Page 146 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:05 PM

**WBS Number:** 3.5.3.3.2 **Description:** Proximity Monitors

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to maintain the Endcap proximity monitors.

100 % ATLAS - proximity monitors of this type used in Endcap
only.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16

Page 147 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:10 PM

**WBS Number:** 3.5.3.3.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16

Page 148 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:16 PM

**WBS Number:** 3.5.3.3.3 **Description:** Multi-Point System (BCAM)

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to maintain the multi-point system (BCAM).

100 % ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

98 0 0 98 27 0 71 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 20 20 20 20 20

Page 149 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:21 PM

**WBS Number:** 3.5.3.3.3.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

98 0 0 98 27 0 71 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 20 20 20 20 20

Page 150 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:27 PM

**WBS Number:** 3.5.3.3.4 **Description:** In-Plane System

**Institution :** **Contact:** Jim Bensinger

Cost of labor and materials to maintain the MDT in-plane alignment
system.

100 % ATLAS Endcap - 20 % of ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16

Page 151 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:32 PM

**WBS Number:** 3.5.3.3.4.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16

Page 152 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:38 PM

**WBS Number:** 3.5.4 **Description:** Muon Endcap Common Costs

**Institution :** **Contact:** F. Taylor

Cost of common items - such as chamber consumables during pre-operations
and operations and engineering coordination for

Phase I through Phase IV Commissioning of US deliverables at CERN.

The US share is approximately 20 % of the ATLAS Muon System - but has
100 % responsibility for a**Details of Estimate:**

number of items - such as CSC-related and endcap alignment items.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

4222 0 0 4222 1694 0 2528 0 9.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 1760 1760 1760 1760 880 880 880 880 880

0 186.173 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086

Mechanical Engineer MR 0 0 1760 1760 1760 0 0 0 0 0

0 0 161.35 161.35 161.35 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 5.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5

Travel B/I 0.0 30.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0

Other MR 0.0 0.0 5.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 30.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 81.3 84.6 115.4 160.8 350.7 360.6 273.1 273.1 273.1

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 319 527 562 613 481 492 409 409 409

Page 153 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:44 PM

**WBS Number:** 3.5.4.1 **Description:** Engineering Coordination of
Endcap Muon System

**Institution :** **Contact:** F. Taylor

Covered is the cost of labor and materials for Engineering Coordination
within the US Group and between US Endcap Group and

ATLAS Muon Group and ATLAS Technical Coordination. Included are
coordinating the design and installation of chamber

service umbilicals, location of chamber and alignment mounts on the SW,
BW, EIL4 and EE support structures. During

Installation and Phase I and IV Commissioning engineering coordination
will monitor schedules, logistics, manpower and costs.

Physicist estimate**Basis of Estimate:**

Physicist\'s estimate. The US-built MDT chambers comprise roughly 20% of
the ATLAS MDT total - **Details of Estimate:**

but 100% of the MDT SW and BWs.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2094 0 0 2094 1694 0 400 0 9.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 1760 1760 1760 1760 880 880 880 880 880

0 186.173 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086

Mechanical Engineer MR 0 0 1760 1760 1760 0 0 0 0 0

0 0 161.35 161.35 161.35 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 5.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5

Travel B/I 0.0 30.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0

Other MR 0.0 0.0 5.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 30.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 228 432 432 432 114 114 114 114 114

Page 154 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:49 PM

**WBS Number:** 3.5.4.1.1 **Description:** Engineering Coordination -
BNL

**Institution :** BNL-muon **Contact:** F. Taylor

Cost of labor and materials to perform the Engineering Coordination of
US deliverables during installation, Phase I through

Phase IV Commissioning.

**U.S. ATLAS % share of activity:** 50.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2094 0 0 2094 1694 0 400 0 9.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 1760 1760 1760 1760 880 880 880 880 880

0 186.173 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086

Mechanical Engineer MR 0 0 1760 1760 1760 0 0 0 0 0

0 0 161.35 161.35 161.35 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 5.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5

Travel B/I 0.0 30.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0

Other MR 0.0 0.0 5.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 0.0 30.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 155 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:55 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 228 432 432 432 114 114 114 114 114

Page 156 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:54:55 PM

**WBS Number:** 3.5.4.2 **Description:** Muon Endcap Common Cost
Operations

**Institution :** **Contact:** Bing Zhou

Labor and materials for common items needed to operate the Endcap Muon
system. Under \'materials\' are included items such

consumables - chamber gas, cooling water and dry nitrogen. Also included
are costs of communication (telephone), office

supplies such as paper, notebooks, computers and associated supplies.

Physicist estimate**Basis of Estimate:**

Funds put in Composit U. for both pre-operations and operations. The
cost of \'consumables\' is at a **Details of Estimate:**

ATLAS-CERN \-- ATLAS-US negotiated rate.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2128 0 0 2128 0 0 2128 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 81.3 84.6 115.4 160.8 350.7 360.6 273.1 273.1 273.1

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 91 95 130 181 367 378 295 295 295

Page 157 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:00 PM

**WBS Number:** 3.5.4.2.1 **Description:** MDT Operations Common
Costs-Michigan

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of gas and other consumables needed to operate the US portion of
the MDT chamber system.

**U.S. ATLAS % share of activity:** 20.30%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

663 0 0 663 0 0 663 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 38.1 38.1 52.0 72.4 48.0 52.3 75.0 75.0 75.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 48 48 66 91 60 66 95 95 95

Page 158 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:06 PM

**WBS Number:** 3.5.4.2.2 **Description:** CSC-related Common Items-BNL

**Institution :** BNL-muon **Contact:** Vinnie Polychronakos

Cost of consumables - such as gas needed to operate the CSC chamber
system

CSC costs computed by 10% negotiated rate.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

150 0 0 150 0 0 150 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 4.2 5.8 8.0 27.5 28.0 19.4 19.4 19.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 5 7 9 31 32 22 22 22

Page 159 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:11 PM

**WBS Number:** 3.5.4.2.3 **Description:** M&O(B) Common Cost - MIT

**Institution :** Massachusette Institute of Technology **Contact:**
Frank Taylor

Cost of materials to cover negotiated M&O(B). Cost of US share of
operations, electronics pool, gas, phones, etc. Funding

handled through MIT.

**U.S. ATLAS % share of activity:** 20.30%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1315 0 0 1315 0 0 1315 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 43.2 42.3 57.6 80.4 275.2 280.3 178.7 178.7 178.7

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 43 42 58 80 275 280 179 179 179

Page 160 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:16 PM

**WBS Number:** 3.5.4.2.4 **Description:** C&I(B) Common Cost - MIT

**Institution :** Massachusette Institute of Technology **Contact:**
Bing Zhou

Cost of C&I(B) negotiated rate - payment to CERN. Covers survey, tools
for transportation, US share of gas for pre-operations,

phones. Funds handled through MIT.

**U.S. ATLAS % share of activity:** 20.30%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 161 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:22 PM

**WBS Number:** 3.5.5 **Description:** Monitoring & Calibration

**Institution :** **Contact:** Bing Zhou

Cost of labor and materials for monitoring and calibration of US portion
of Endcap Muon system. This WBS includes costs of

both Beam ON and Beam OFF operations of the M&C Systems. No distinction
is made between these two types of operations

since gas purity, etc. must be maintained in steady-state at all times.
Included is the cost of test beams at CERN, used to

establish detector calibration and monitoring parameters.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1484 0 0 1484 854 46 584 0 11.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 880 0 0 0 0 0 0 0 0

0 61.6 0 0 0 0 0 0 0 0

Post Doc B/I 0 880 0 0 880 1100 1100 1100 1100 1100

0 26.4 0 0 28.193 34.793 34.793 34.793 34.793 34.793

Sr Research Scientist B/I 0 884 0 0 0 0 0 0 0 0

0 74.991 0 0 0 0 0 0 0 0

Computer Professional R 0 1760 0 0 0 1762 1762 1762 1762 1762

0 79.2 0 0 0 81.217 81.217 81.217 81.217 81.217

Electrical Engineer R 0 500 0 0 0 0 0 0 0 0

0 19.196 0 0 0 0 0 0 0 0

Technician R 0 630 0 0 0 0 0 0 0 0

0 30.235 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 3.4 0.0 0.0 14.0 4.0 4.0 4.0 4.0 4.0

Travel B/I 0.0 25.0 0.0 0.0 21.3 30.0 30.0 30.0 30.0 30.0

Other R 0.0 14.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0

Travel R 0.0 44.0 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0

Page 162 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:27 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 397 0 0 70 203 203 203 203 203

Page 163 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:28 PM

**WBS Number:** 3.5.5.1 **Description:** Monitoring and Calibration Beam
On and Beam Off

**Institution :** **Contact:** Bing Zhou

Labor and materials for operations of the Muon Endcap monitoring and
calibration systems for MDT, CSC and alignment

components. Also included are costs associated with operating the B and
T sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1087 0 0 1087 608 0 479 0 8.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 880 1100 1100 1100 1100 1100

0 0 0 0 28.193 34.793 34.793 34.793 34.793 34.793

Computer Professional R 0 0 0 0 0 1762 1762 1762 1762 1762

0 0 0 0 0 81.217 81.217 81.217 81.217 81.217

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 14.0 4.0 4.0 4.0 4.0 4.0

Travel B/I 0.0 0.0 0.0 0.0 21.3 30.0 30.0 30.0 30.0 30.0

Other R 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0

Travel R 0.0 0.0 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 70 203 203 203 203 203

Page 164 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:33 PM

**WBS Number:** 3.5.5.1.1 **Description:** MDT M&C System

**Institution :** **Contact:** Bing Zhou

Labor and materials for operation of the MDT monitoring and calibration
systems. Monitoring the gas purity involves a gas

chromatograph and gas flow monitoring systems.

US share is 20 % of ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

467 0 0 467 293 0 175 0 3.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 440 440 440 440 440

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2

Computer Professional R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 44 44 44 44 44

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 3.8 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 91 91 91 91 91

Page 165 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:39 PM

**WBS Number:** 3.5.5.1.1.1 **Description:** MDT Monitoring and
Calibration - Michigan

**Institution :** U. of Michigan **Contact:** Bing Zhou

Cost of labor and materials to operate and maintain the M&C system of
the MDT chambers.

Physicist estimate**Basis of Estimate:**

US share is about 20 % of ATLAS total.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 20.30%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

467 0 0 467 293 0 175 0 3.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 440 440 440 440 440

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2

Computer Professional R 0 0 0 0 0 880 880 880 880 880

0 0 0 0 0 44 44 44 44 44

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 3.8 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 166 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:44 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 91 91 91 91 91

Page 167 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:45 PM

**WBS Number:** 3.5.5.1.2 **Description:** CSC M&C System

**Institution :** **Contact:** V. Polychronakos

Labor and materials for operation of the CSC monitoring and calibration
system. This involves setting up instrumentation to

monitor the quality of gas (gas chromatograph) and flow meters.

100 % of ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

213 0 0 213 111 0 102 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875

Computer Professional R 0 0 0 0 0 300 300 300 300 300

0 0 0 0 0 13.875 13.875 13.875 13.875 13.875

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.5 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 7.5 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 39 39 39 39 39

Page 168 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:50 PM

**WBS Number:** 3.5.5.1.2.1 **Description:** CSC M&C System Operation -
BNL & UCI Muon

**Institution :** U. of California, Irvine-Muon **Contact:** V.
Polychronakos

Cost of labor and materials for operating and maintaining the CSC
Monitoring and Calibration system.

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

213 0 0 213 111 0 102 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875

Computer Professional R 0 0 0 0 0 300 300 300 300 300

0 0 0 0 0 13.875 13.875 13.875 13.875 13.875

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.5 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 7.5 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 169 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:56 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 39 39 39 39 39

Page 170 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:55:56 PM

**WBS Number:** 3.5.5.1.3 **Description:** Alignment M&C System

**Institution :** **Contact:** Jim Bensinger

Labor and materials for pre-operations of the Alignment monitoring and
calibration systems.

100 % ATLAS Endcaps - 50 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

225 0 0 225 105 0 120 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118

Computer Professional R 0 0 0 0 0 282 282 282 282 282

0 0 0 0 0 11.342 11.342 11.342 11.342 11.342

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 21 41 41 41 41 41

Page 171 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:02 PM

**WBS Number:** 3.5.5.1.3.1 **Description:** Alignment M&C System -
Brandeis

**Institution :** Brandeis Univesity **Contact:** Jim Bensinger

Cost of labor and materials for operating and maintaining the Alignment
Monitoring and Calibration system.

The US is responsible for 100% of the global endcap alignment
system.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

225 0 0 225 105 0 120 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118

Computer Professional R 0 0 0 0 0 282 282 282 282 282

0 0 0 0 0 11.342 11.342 11.342 11.342 11.342

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 172 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:07 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 21 41 41 41 41 41

Page 173 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:07 PM

**WBS Number:** 3.5.5.1.4 **Description:** Environmental Sensors M&C
System

**Institution :** **Contact:** Bing Zhou

Labor and materials for pre-operations of the environmental monitoring
and calibration systems - such as the B and T sensors.

20 % ATLAS total - 56 % of Endcap.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

182 0 0 182 100 0 83 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6

Computer Professional R 0 0 0 0 0 300 300 300 300 300

0 0 0 0 0 12 12 12 12 12

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 17 33 33 33 33 33

Page 174 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:13 PM

**WBS Number:** 3.5.5.1.4.1 **Description:** Environmental Sensor
operation - Tufts

**Institution :** Tufts U. **Contact:** Bing Zhou

Cost of labor and materials to operate and maintain Environmental
Sensors - with personnel from Composite University

**U.S. ATLAS % share of activity:** 20.50%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

182 0 0 182 100 0 83 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6

Computer Professional R 0 0 0 0 0 300 300 300 300 300

0 0 0 0 0 12 12 12 12 12

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 17 33 33 33 33 33

Page 175 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:19 PM

Page 176 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:19 PM

**WBS Number:** 3.5.5.2 **Description:** Muon Test Beams

**Institution :** **Contact:** Bing Zhou

Costs of materials and labor to ship chambers to CERN and install and
operate them in test beams. The WBS covers the

operating expenses for the H8 and X5 test beam work at CERN and the
so-call \'beam tax\' that each institute must pay for Muon

Subsystem use of these facilities. The calibration data from these beams
are essential to the validation of the CSC and MDT

chamber resolutions with the integration of the precision alignment
system.

20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

397 0 0 397 246 46 105 0 3.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 880 0 0 0 0 0 0 0 0

0 61.6 0 0 0 0 0 0 0 0

Post Doc B/I 0 880 0 0 0 0 0 0 0 0

0 26.4 0 0 0 0 0 0 0 0

Sr Research Scientist B/I 0 884 0 0 0 0 0 0 0 0

0 74.991 0 0 0 0 0 0 0 0

Computer Professional R 0 1760 0 0 0 0 0 0 0 0

0 79.2 0 0 0 0 0 0 0 0

Electrical Engineer R 0 500 0 0 0 0 0 0 0 0

0 19.196 0 0 0 0 0 0 0 0

Technician R 0 630 0 0 0 0 0 0 0 0

0 30.235 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 3.4 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 14.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 44.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Page 177 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:24 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 397 0 0 0 0 0 0 0 0

Page 178 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:25 PM

**WBS Number:** 3.5.5.2.1 **Description:** Muon Test Beam Support -
Michigan

**Institution :** U. of Michigan **Contact:** Bing Zhou

Labor and materials to cover test beam related expenses at University of
Michigan.

Physicist estimate**Basis of Estimate:**

Work at H8 - coordinated by Michigan group + CERN fee for using the CERN
test beams.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 50.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

206 0 0 206 129 46 30 0 1.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 880 0 0 0 0 0 0 0 0

0 61.6 0 0 0 0 0 0 0 0

Post Doc B/I 0 880 0 0 0 0 0 0 0 0

0 26.4 0 0 0 0 0 0 0 0

Sr Research Scientist B/I 0 590 0 0 0 0 0 0 0 0

0 41.3 0 0 0 0 0 0 0 0

Computer Professional R 0 880 0 0 0 0 0 0 0 0

0 44 0 0 0 0 0 0 0 0

Technician R 0 110 0 0 0 0 0 0 0 0

0 2.077 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 179 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:30 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 206 0 0 0 0 0 0 0 0

Page 180 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:30 PM

**WBS Number:** 3.5.5.2.2 **Description:** Muon Test Beam Support - BNL

**Institution :** BNL-muon **Contact:** V. Polychronakos

Labor and materials to cover test beam expenses of the CSC system of BNL
personnel at CERN.

Work conducted at X5 beam at CERN.**Details of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

97 0 0 97 57 0 40 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Sr Research Scientist B/I 0 294 0 0 0 0 0 0 0 0

0 33.691 0 0 0 0 0 0 0 0

Electrical Engineer R 0 60 0 0 0 0 0 0 0 0

0 5.501 0 0 0 0 0 0 0 0

Technician R 0 300 0 0 0 0 0 0 0 0

0 17.983 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 3.4 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 181 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:36 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 97 0 0 0 0 0 0 0 0

Page 182 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:36 PM

**WBS Number:** 3.5.5.2.3 **Description:** Muon Test Beam Support -
Seattle

**Institution :** University of Washington **Contact:** Paul Mockett

Cost of labor, travel and materials to support Seattle personnel to work
on H8 Test Beam at CERN

Physicist estimate**Basis of Estimate:**

Physicist**Details of Estimate:**

**U.S. ATLAS % share of activity:** 50.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

26 0 0 26 14 0 13 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 440 0 0 0 0 0 0 0 0

0 13.695 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 26 0 0 0 0 0 0 0 0

Page 183 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:42 PM

**WBS Number:** 3.5.5.2.4 **Description:** Muon Test Beam UCI

**Institution :** U. of California, Irvine-Muon **Contact:** Andy
Lankford

Cost of labor and materials for support of UCI engineering and
technicians for H8/X5 test beam work.

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of activity:** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

17 0 0 17 10 0 7 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 220 0 0 0 0 0 0 0 0

0 10.175 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 1.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 17 0 0 0 0 0 0 0 0

Page 184 of 185

U.S. ATLAS M&O Estimate Cost 2/2/04 4:56:47 PM

**WBS Number:** 3.5.5.2.5 **Description:** Muon Test Beam - Tufts

**Institution :** Tufts U. **Contact:** Krzysztof Sliwa

Cost of labor and materials for computer professional to participate and
analyze H8 test beam data

**U.S. ATLAS % share of activity:** 50.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

50 0 0 50 35 0 15 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 880 0 0 0 0 0 0 0 0

0 35.2 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 50 0 0 0 0 0 0 0 0

Page 185 of 185