+-----------------------------------+-----------------------------------+
| ![](media/image1.bmp)             |                                   |
|                                   |                                   |
| **WA FS ERFO 96-22(13)**          |                                   |
|                                   |                                   |
| # **FDR 26 an                     |                                   |
| d Mt. St. Helens Vicinity Roads** |                                   |
|                                   |                                   |
| ## FHWA NEWSLETTER                |                                   |
+===================================+===================================+
| ## Newsletter No. 9               | ## Week of: 07/01/02-07/05/02     |
+-----------------------------------+-----------------------------------+

The project is located south of Randle, WA, off the FDR 25 road. The
project involves repair to numerous flood damaged sites, bridge
construction, base aggregate, installation of box culverts, retaining
walls, paving, and striping. The Contract Fixed completion date for this
project is October 15^th^, 2003.

FDR 26 Road

-   MP 1.1: Geogrid Reinforced embankment is completed. No work at this
    site for this week.

-   MP 2.1: Placing riprap.

```{=html}
<!-- -->
```
-   MP 3.0: Staking complete.

-   MP 3.6-4.3: Preparing rock fill sites and placing rock borrow/riprap
    throughout site.

-   MP 4.5: Staking complete.

-   MP 5.7: Building ramp to access fill area.

-   MP 5.8-5.9: Staking complete.

-   MP 5.95: No activity to date.

-   MP 6.4-6.5: Excavating borrow and hauling to MP 3.6-4.3.

-   MP 6.6: No activity to date.

-   MP 6.7-6.8: Staking complete.

-   MP 7.5: Staking complete.

-   MP 8.1: Staking complete.

-   MP 8.2: Staking complete.

-   MP 8.3: Staking complete.

-   MP 8.6: All work complete.

-   MP 9.6: All work complete.

-   MP 9.8: All work complete.

-   MP 9.9: Clean-up work remains.

-   MP 10.0: Pre-pour meeting held 07/01. Pour scheduled for 07/08.

-   MP 10.3-10.6: Excavating the toe trench for riprap.

-   MP 11.0: Staking complete.

-   MP 13.3: Staking complete.

-   MP 13.6: Staking complete.

-   MP 14.0 -- 14.3: Subcontractor, B&B Logging, working on placing
    riprap and rock borrow on the fill slopes.

-   MP 15.2: No work to date.

FDR 99 Road

-   MP 7.0: No work to date.

-   MP 8.0: No work to date.

-   MP 11.3: No work to date.

-   MP 16.2: No work to date.

FDR 2608 Road

> **& roads 2608031, 261236**

-   MP 0.6: Staked culvert pipe.

-   MP 0.9(2608): Staked culvert pipe.

-   MP 1.4(Bus turnout): No work to date.

-   MP 1.4-3.4: No work to date.

-   MP 0.0-0.5: No work to date.

-   MP 0.9(2612036): No work to date.

Roadway access for construction and administration traffic is open to
Ryan Lake Quarry. FDR 26 is closed by the gate at MP 2.1, and is closed
to public with type III barricades at MP 0.5.

All access should be coordinated with the FHWA at (360) 497-2117 or One
Way Construction at (360) 497-2111.

cc: B. Allen, FHWA, B. Coe, FHWA,

J. Murphy, FHWA, P. Rettinger, FHWA,

B. Klatt, FS, Central files, Project Files

**CONTRACTOR WILL NOT BE WORKING July 4^th^, 5^th^, 6^th^ and 7^th^.**