**SuperBend-1**

**Test-Plan Outline**

The outline of the test plan for LBQ testing at LBL is shown below.
Various tasks are listed along with the principle coordinator/overseer
and its present status.

+-----------------------------------------+------+--------------------+
| **Warm Preparations:**                  | **   | **Status**         |
|                                         | Co** |                    |
+-----------------------------------------+------+--------------------+
| 1.  Build and prepare cryostat and      | BW   | In progress        |
|     magnet for testing.                 |      |                    |
+-----------------------------------------+------+--------------------+
| 2.  Power supply & control tests.       | BW   |                    |
+-----------------------------------------+------+--------------------+
| 3.  Install diagnostic sensors.         | BW   | In progress        |
+-----------------------------------------+------+--------------------+
| 4.  Provide diagnostic wiring           | BB   | In progress        |
|     documentation.                      |      |                    |
+-----------------------------------------+------+--------------------+
| 5.  Transportation of LHe and Xfer      | PB   | Done               |
|     lines.                              |      |                    |
+-----------------------------------------+------+--------------------+
| 6.  Make hardware check-list.           | AL   | In progress        |
+-----------------------------------------+------+--------------------+
| 7.  Adjust diagnostic software for      | AL   |                    |
|     SuperBend.                          |      |                    |
+-----------------------------------------+------+--------------------+
| 8.  Transport diagnostic gear.          | BB   |                    |
+-----------------------------------------+------+--------------------+
| 9.  Warm-check diagnostics (cryo,       | AL   |                    |
|     v-tap, hall-probe).                 |      |                    |
+-----------------------------------------+------+--------------------+
| 10. Install magnet and diagnostics into | BW   |                    |
|     cryostat.                           |      |                    |
+-----------------------------------------+------+--------------------+
| 11. Close-up system.                    | BW   |                    |
+-----------------------------------------+------+--------------------+
| 12.                                     |      |                    |
+-----------------------------------------+------+--------------------+
| 13.                                     |      |                    |
+-----------------------------------------+------+--------------------+
| 14.                                     |      |                    |
+-----------------------------------------+------+--------------------+

+-----------------------------------------+------+--------------------+
| **Cool-down Tasks:**                    | **   | **Status**         |
|                                         | Co** |                    |
+-----------------------------------------+------+--------------------+
| 1.  Record cool-down history (including | AL   |                    |
|     RRR).                               |      |                    |
+-----------------------------------------+------+--------------------+
| 2.  LN cool-down.                       | BW   |                    |
+-----------------------------------------+------+--------------------+
| 3.  LHe cool-down.                      | BW   |                    |
+-----------------------------------------+------+--------------------+
| 4.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 5.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 6.                                      |      |                    |
+-----------------------------------------+------+--------------------+

+-----------------------------------------+------+--------------------+
| **4.3K Tasks:**                         | **   | **Status**         |
|                                         | Co** |                    |
+-----------------------------------------+------+--------------------+
| 1.  Prepare for magnet ramp.            | BW   |                    |
+-----------------------------------------+------+--------------------+
| 2.  Final diagnostic checks.            | AL   |                    |
+-----------------------------------------+------+--------------------+
| 3.  PS safety cold-checks.              | BW   |                    |
+-----------------------------------------+------+--------------------+
| 4.  Train magnet.                       | AL   |                    |
+-----------------------------------------+------+--------------------+
| 5.  Ramp-rate studies.                  | AL   |                    |
+-----------------------------------------+------+--------------------+
| 6.  Measure LHe boil-off rates.         | AL   |                    |
+-----------------------------------------+------+--------------------+
| 7.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 8.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 9.                                      |      |                    |
+-----------------------------------------+------+--------------------+

+-----------------------------------------+------+--------------------+
| **Warm-Up Tasks:**                      | **   | **Status**         |
|                                         | Co** |                    |
+-----------------------------------------+------+--------------------+
| 1.  Record warm-up history (including   | AL   |                    |
|     RRR).                               |      |                    |
+-----------------------------------------+------+--------------------+
| 2.  Warm-up system.                     | PB   |                    |
+-----------------------------------------+------+--------------------+
| 3.  Write initial test report           | AL   |                    |
+-----------------------------------------+------+--------------------+
| 4.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 5.                                      |      |                    |
+-----------------------------------------+------+--------------------+
| 6.                                      |      |                    |
+-----------------------------------------+------+--------------------+

**SuperBend-1**

**Pre-Cool Tasks**

+--------------------------------------------+----+--------------------+
| **Adjust Diagnostic Software Tasks**       | ** | **Status**         |
|                                            | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  Confirm the presence of all sensor     | AL | Done               |
|     files.                                 |    |                    |
+--------------------------------------------+----+--------------------+
| 2.  Back-up all essential data.            | AL | Done               |
+--------------------------------------------+----+--------------------+
| 3.  Permit the use of 4-wire scanner for   | AL | Done               |
|     2-wire signals.                        |    |                    |
+--------------------------------------------+----+--------------------+
| 4.  Debug.                                 | AL | Done               |
+--------------------------------------------+----+--------------------+
| 5.                                         |    |                    |
+--------------------------------------------+----+--------------------+
| 6.                                         |    |                    |
+--------------------------------------------+----+--------------------+

+--------------------------------------------+----+--------------------+
| **Diagnostic Transportation Tasks**        | ** | **Status**         |
|                                            | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  Make complete hardware list            | AL | Done               |
+--------------------------------------------+----+--------------------+
| 2.  Identify all pieces.                   | BB | Done               |
+--------------------------------------------+----+--------------------+
| 3.  Label all connections.                 | BB | Done               |
+--------------------------------------------+----+--------------------+
| 4.  Break-down required hardware.          | BB | Done               |
+--------------------------------------------+----+--------------------+
| 5.  Arrange transportation.                | BB | Done               |
+--------------------------------------------+----+--------------------+
| 6.  Reassemble portable version.           | BB |                    |
+--------------------------------------------+----+--------------------+
| 7.  Transport hardware.                    | BB |                    |
+--------------------------------------------+----+--------------------+
| 8.  Setup hardware.                        | BB |                    |
+--------------------------------------------+----+--------------------+
| 9.                                         |    |                    |
+--------------------------------------------+----+--------------------+
| 10.                                        |    |                    |
+--------------------------------------------+----+--------------------+

+--------------------------------------------+----+--------------------+
| **Warm-Check Power-Supply Tasks**          | ** | **Status**         |
|                                            | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  Connect PS to dummy load.              | BW |                    |
+--------------------------------------------+----+--------------------+
| 2.  Visually inspect entire system.        | BW |                    |
+--------------------------------------------+----+--------------------+
| 3.  Fire-up PS's.                          | BW |                    |
+--------------------------------------------+----+--------------------+
| 4.  Confirm satisfactory turn-on           | BW |                    |
|     characteristics.                       |    |                    |
+--------------------------------------------+----+--------------------+
| 5.  Confirm satisfactory steady operation. | BW |                    |
+--------------------------------------------+----+--------------------+
| 6.  Confirm satisfactory safety shut-down  | BW |                    |
|     mechanisms.                            |    |                    |
+--------------------------------------------+----+--------------------+
| 7.  Replace dummy load with real magnet    | BW |                    |
+--------------------------------------------+----+--------------------+
| 8.                                         |    |                    |
+--------------------------------------------+----+--------------------+
| 9.                                         |    |                    |
+--------------------------------------------+----+--------------------+

+--------------------------------------------+----+--------------------+
| **Warm-check Diagnostic Tasks**            | ** | **Status**         |
|                                            | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  Fire-up computer and software.         | AL |                    |
+--------------------------------------------+----+--------------------+
| 2.  Fire-up Astro-Med chart recorder       | BB |                    |
+--------------------------------------------+----+--------------------+
| 3.  Confirm connection to all sensors.     | AL |                    |
+--------------------------------------------+----+--------------------+
| 4.  Confirm connection to all amplifier    | AL |                    |
|     outputs.                               |    |                    |
+--------------------------------------------+----+--------------------+
| 5.  AstroMed Gain/Speed-up Check           | BB |                    |
+--------------------------------------------+----+--------------------+
| 6.                                         |    |                    |
+--------------------------------------------+----+--------------------+
| 7.                                         |    |                    |
+--------------------------------------------+----+--------------------+
| 8.                                         |    |                    |
+--------------------------------------------+----+--------------------+

**SuperBend-1**

**Hardware Check-List**

+---------------------------+------+------+------+----------+--------+
| **Hardware Item**         | **Co | **Ra | **Wa | **       | **St   |
|                           | ol** | mp** | rm** | Source** | atus** |
+---------------------------+------+------+------+----------+--------+
| 1.  Thermometers (4)      | x    | x    | x    | SSTF &   | Del    |
|                           |      |      |      | stock    | ivered |
+---------------------------+------+------+------+----------+--------+
| 2.  Hall-probe (1)        |      | x    |      | stock    | Del    |
|                           |      |      |      |          | ivered |
+---------------------------+------+------+------+----------+--------+
| 3.  32-pin vacuum         | x    | x    | x    | Mod for  | Del    |
|     feed-thru             |      |      |      | 1" RL    | ivered |
+---------------------------+------+------+------+----------+--------+
| 4.  Internal wiring       | x    | x    | x    | Wang     |        |
+---------------------------+------+------+------+----------+--------+
| 5.  32-pin 50 ft cables   | x    | x    | x    | SMTF     | Ready  |
|                           |      |      |      | (QCC)    |        |
+---------------------------+------+------+------+----------+--------+
| 6.  0-100mA PS (RRR,      | x    | x    | x    | SMTF     |        |
|     Hall-probe)           |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 7.  100mA 100mV (1ohm)    | x    | x    | x    | HIFAR    |        |
|     shunt                 |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 8.  Portable DVM (for     | x    | x    | x    | SMTF     |        |
|     Hall probe)           |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 9.  0-200A PS             |      | x    |      | Wang     |        |
+---------------------------+------+------+------+----------+--------+
| 10. 200A 100mV shunt +    |      | x    |      | HIFAR    |        |
|     wire                  |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 11. Wire (Main shunt to   |      | x    |      | HIFAR    |        |
|     scanner).             |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 12. LHe level gauge       | x    | x    | x    | Wang???  |        |
+---------------------------+------+------+------+----------+--------+
| 13. LHe level meter +     | x    | x    | x    | SMTF     |        |
|     wire.                 |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 14. 32-pin/4-pin          | x    | x    | x    | SMTF     |        |
|     break-out panel.      |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 15. 32-pin/2-pin          | x    | x    | x    | SMTF     |        |
|     break-out panel.      |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 16. 4-wire scanner        | x    | x    | x    | SMTF     |        |
|     (HP3495A)             |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 17. Voltmeter (HP3455A)   | x    | x    | x    | SMTF     |        |
+---------------------------+------+------+------+----------+--------+
| 18. 4-pin to SHV          |      | x    |      | SMTF     |        |
|     break-out box         |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 19. Iso-Amps (7)          |      | x    |      | SMTF     |        |
+---------------------------+------+------+------+----------+--------+
| 20. Vimbalance system     |      | x    |      | SMTF     |        |
+---------------------------+------+------+------+----------+--------+
| 21. Comp                  | x    | x    | x    | SMTF     |        |
| uter/monitor/mouse/keybrd |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 22. Vacuum equipment      |      | x    |      | SMTF     |        |
+---------------------------+------+------+------+----------+--------+
| 23. LaserJet IIIP +       | x    | x    | x    | SMTF     |        |
|     cables + paper        |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 24. NoteBook for hardcopy | x    | x    | x    | SMTF     |        |
+---------------------------+------+------+------+----------+--------+
| 25.                       |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+
| 26.                       |      |      |      |          |        |
+---------------------------+------+------+------+----------+--------+

**SuperBend-1**

**Cold Tasks**

+--------------------------------------------+----+--------------------+
| **Cold-Check Power/Diagnostic System       | ** | **Status**         |
| Tasks**                                    | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  Visually inspect entire PS system.     | BW |                    |
+--------------------------------------------+----+--------------------+
| 2.  Low-level PS turn-on.                  | BW |                    |
+--------------------------------------------+----+--------------------+
| 3.  Test quench-trigger levels (Astro-Med  | BB |                    |
|     speed-up).                             |    |                    |
+--------------------------------------------+----+--------------------+
| 4.  Final ripple null-out of magnet        | BB |                    |
|     imbalance signals.                     |    |                    |
+--------------------------------------------+----+--------------------+
| 5.  Re-confirm correct labeling and        | AL |                    |
|     scaling of voltage signals.            |    |                    |
+--------------------------------------------+----+--------------------+
| 6.                                         |    |                    |
+--------------------------------------------+----+--------------------+

+--------------------------------------------+----+--------------------+
| **4.3K Training Tasks**                    | ** | **Status**         |
|                                            | Co |                    |
|                                            | ** |                    |
+--------------------------------------------+----+--------------------+
| 1.  1st quench: Ramp @ 0.1 A/s.            | BW |                    |
+--------------------------------------------+----+--------------------+
| 2.  Training                               | BW |                    |
+--------------------------------------------+----+--------------------+
| 3.  Ramp-rate sensitivity: 0.2, 0.5 A/s.   | BW |                    |
+--------------------------------------------+----+--------------------+
| 4.                                         |    |                    |
+--------------------------------------------+----+--------------------+