\$\$104.00A

######### Section 104. --- CONTROL OF WORK

Revised 1 November 2007

*[INCLUDE THE FOLLOWING]{.mark}*

\$\$104.03A

104.03(a). Add the following to the third paragraph:

Drawings will be reviewed in the order they are received.

*[INCLUDE THE FOLLOWING]{.mark}*

\$\$104.03B

104.03(b). Add the following after 104.03(b):

> **(c) As-built working drawings.** Furnish 2 sets of as-built working
> drawings. The Government will provide 2 sets of contract drawings to
> be used exclusively for recording the as-built details of the project.
>
> Keep the as-built working drawings current on a weekly basis and have
> at least 1 set available on the jobsite at all times. Accurately and
> neatly record changes from the contract plans, which are made in the
> work, or additional information, which might be uncovered in the
> course of construction, as they occur by means of details and notes.
> Maintain a log of all changes made to the as-built working drawings,
> and monthly, at the estimate cutoff date, make the as-built working
> drawings and log available for review by the CO.
>
> Note all additions or revisions to the location, character, and
> dimensions of the prescribed work shown on the contract drawings. Line
> out all details shown that are not applicable to the completed work.
> Use the red-line process (red pencil or red ink) to record on the
> as-built working drawings and final as-built drawings, as a minimum,
> but not limited to, the information described below:

(1) Typical section(s)

```{=html}
<!-- -->
```
(a) Revisions in dimensions; and

(b) Revisions in materials.

```{=html}
<!-- -->
```
(2) Plan and profile

```{=html}
<!-- -->
```
(a) Plan

```{=html}
<!-- -->
```
(1) Revisions to the alignment;

(2) Changes in the construction limits;

(3) Revisions in location, type, and grade of road approaches;

(4) Location and type of utilities;

(5) Location, size, and type of underdrains;

(6) Skew of culverts;

(7) Channel changes;

(8) Location of monuments and permanent references;

(9) Elevations for all aerial and underground crossings of utilities;
    and

(10) Location, length, and type of fencing.

```{=html}
<!-- -->
```
(b) Profile

```{=html}
<!-- -->
```
(1) Revisions to grades, elevations, and stationing of intersection PIs;

(2) Equations;

(3) Culvert diameter, length, type, and stationing;

(4) Length of culvert extension, and length of existing culvert;

(5) Location, length, stationing, and type of retaining walls; and

(6) Location, length, stationing, and end treatment of guardrail.

```{=html}
<!-- -->
```
(3) Bridge

```{=html}
<!-- -->
```
(a) Stationing of bridge ends;

(b) Elevations including footing, bearing pads, deck, and top of walls;

(c) Pile driving record with pile length, size, type, and tip elevation;

(d) Post-tensioning records including stressing sequence, jacking force,
    and duct size and layout;

(e) Construction and concrete placement sequences;

(f) Bearing details with orientation;

(g) Expansion joints including actual clearance with atmospheric
    temperature; and

(h) Any changes in plan or dimensions including any major changes in
    reinforcing.

```{=html}
<!-- -->
```
(4) Miscellaneous

```{=html}
<!-- -->
```
(a) Revisions to parking areas or turnouts;

(b) Final location, type and length of curbs, sidewalks, etc.;

(c) Fencing type and limits; and

(d) Landscaping and planting.

```{=html}
<!-- -->
```
(5) Special Contract Procedures

```{=html}
<!-- -->
```
(a) Method of excavation, concrete placement, girder erection, structure
    repairs, etc.

> Prepare final as-built drawings after the completion of each definable
> feature of work as listed in the Contractor Quality Control Plan
> (Foundations, Utilities, Structural Steel, etc., as appropriate for
> the project). The as-built working drawings and final as-built
> drawings will be jointly reviewed for accuracy and completeness by the
> CO and the Contractor prior to submission of each monthly pay
> estimate.
>
> If the monthly review finds that the Contractor is not maintaining the
> as-built working drawings, payment of the Contractor's invoice will be
> withheld until the as-built working drawings are brought up to date.
>
> Furnish the as-built working drawings to the CO before the final
> inspection. Correct all details found during the final inspection that
> are not shown on the as-built working drawings and return to the CO
> within 5 working days for approval.
>
> Once final as-built working drawings have been approved by the CO,
> provide final as-built drawings in the latest version of Adobe Acrobat
> (PDF) format (at the time of submission) on two sets of CD-R or DVD-R.
> Include the latest version Adobe Acrobat reader on the CD-R or DVD-R.
> Provide the final as-built drawings with a resolution quality such
> that the redlined drawings and notations are clearly discernable.
> Final payment per Subsection 109.09 will not be made until the CD-R or
> DVD-R of the final as-built drawings have been reviewed and approved
> by the CO.
>
> No direct payment will be made for maintaining and furnishing as-built
> working drawings.

*[INCLUDE THE FOLLOWING ON NPS PROJECTS]{.mark}*

\$\$104.05A

104.05. Add the following:

When hauling on National Park Service roads, do not exceed the following
load restrictions:

+--------------------+---------+--------------------------------------+
| > [Single          |         | [Gross Vehicle Weight -- pounds      |
| >                  |         | [(kilograms)]{.mark}]{.underline}    |
| Units]{.underline} |         |                                      |
+--------------------+---------+--------------------------------------+
| > 2 axles          |         | 40,000 [(18,100)]{.mark}             |
+--------------------+---------+--------------------------------------+
| > 3 axles          |         | 48,000 [(21,800)]{.mark}             |
+--------------------+---------+--------------------------------------+
| > 4 or more axles  |         | 52,000 [(23,600)]{.mark}             |
+--------------------+---------+--------------------------------------+
|                    |         |                                      |
+--------------------+---------+--------------------------------------+
| > [Combination     |         |                                      |
| >                  |         |                                      |
| Units]{.underline} |         |                                      |
+--------------------+---------+--------------------------------------+
| > 3 axles          |         | 57,000 [(25,900)]{.mark}             |
+--------------------+---------+--------------------------------------+
| > 4 axles          |         | 62,000 [(28,100)]{.mark}             |
+--------------------+---------+--------------------------------------+
| > 5 or more axles  |         | 66,000 [(29,900)]{.mark}             |
+--------------------+---------+--------------------------------------+

Where the ground is saturated with water or during periods of freezing
and thawing, the CO may impose further load restrictions or suspend
hauling.

*[INCLUDE THE FOLLOWING]{.mark}*

\$\$104.05B

104.05. Add the following:

Operate loaded vehicles hauling material at speeds not exceeding 40
miles per hour [(65 kilometers per hour)]{.mark}, or the posted speed
limit whichever is lower, and spaced at 500-foot [(150-meter)]{.mark}
minimum intervals. Do not exceed 25 miles per hour [(40 kilometers per
hour)]{.mark}, or the posted speed limit whichever is lower, or operate
more than 1 loaded hauling vehicle at a time on a bridge.