**U.S. ATLAS M&O Estimate**

**WBS Profile Estimates**

**Funding Source:** All **Funding Type:** Management Reserve 1/24/2005
2:03:10 PM

**Institutions:** All **Estimate in Fixed FY\'05 \$k**
**Labor/Material:** Both

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Description** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3** **U.S. ATLAS M&O Estimate** 0 0 1142 1582 1963 1650 97 75 75 75

**3.1** **Silicon** 0 0 0 121 77 0 0 0 0 0

**3.1.1** **Pixels** 0 0 0 0 15 0 0 0 0 0

**3.1.1.1** **Pre-operations** 0 0 0 0 0 0 0 0 0 0

**3.1.1.1.1** **SR Building Facilities** 0 0 0 0 0 0 0 0 0 0

**3.1.1.1.2** **Mechanical support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.1.3** **Electrical support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.1.4** **Software support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.1.5** **Physicist support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.2** **Operations** 0 0 0 0 15 0 0 0 0 0

**3.1.1.2.1** **Mechanical Support** 0 0 0 0 15 0 0 0 0 0

**3.1.1.2.2** **Electrical Support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.2.3** **Software support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.2.4** **Physicist support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3** **Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.1** **Mechanical support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.2** **Electrical support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.3** **Software support** 0 0 0 0 0 0 0 0 0 0

Page 1 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Description** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.1.1.3.4** **Physicist support** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5** **Spares** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5.1** **Mechanics/Services** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5.2** **Sensors** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5.3** **Electronics** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5.4** **Hybrids** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.5.5** **Modules** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.6** **B-layer Replacement** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.6.1** **B-layer Replacement Mechanics** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.6.2** **B-layer Replacement Sensors** 0 0 0 0 0 0 0 0 0 0

**3.1.1.3.6.3** **B-layer Replace Electronics** 0 0 0 0 0 0 0 0 0 0

**3.1.2** **SCT** 0 0 0 121 62 0 0 0 0 0

**3.1.2.1** **Pre-operations** 0 0 0 121 0 0 0 0 0 0

**3.1.2.1.1** **Preoperations - LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.2.1.2** **Preoperations - UCSC** 0 0 0 121 0 0 0 0 0 0

**3.1.2.1.3** **Preoperations - SR** 0 0 0 0 0 0 0 0 0 0

**3.1.2.2** **Operations** 0 0 0 0 22 0 0 0 0 0

**3.1.2.2.1** **LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.2.2.2** **UCSC** 0 0 0 0 22 0 0 0 0 0

**3.1.2.2.3** **SR building/CERN** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3** **Maintenance** 0 0 0 0 39 0 0 0 0 0

**3.1.2.3.1** **Spares** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.1.2** **Hybrid Assembly/Test** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.1.2.1** **Hybrid Assembly/Test -LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.1.2.2** **Hybrid Assembly/Test - UCSC** 0 0 0 0 0 0 0 0 0 0

Page 2 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Description** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.1.2.3.1.3** **Module Assembly/Test** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.1.3.1** **Module Assembly/Test - LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.1.3.2** **Module Assembly/Test - UCSC** 0 0 0 0 0 0 0 0 0 0

**3.1.2.3.2** **Manpower/materials** 0 0 0 0 39 0 0 0 0 0

**3.1.3** **RODs** 0 0 0 0 0 0 0 0 0 0

**3.1.3.1** **Pre-operations** 0 0 0 0 0 0 0 0 0 0

**3.1.3.1.1** **Wisconsin** 0 0 0 0 0 0 0 0 0 0

**3.1.3.1.2** **LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.3.1.3** **Iowa State** 0 0 0 0 0 0 0 0 0 0

**3.1.3.2** **Operations** 0 0 0 0 0 0 0 0 0 0

**3.1.3.2.1** **Wisconsin** 0 0 0 0 0 0 0 0 0 0

**3.1.3.2.2** **LBNL** 0 0 0 0 0 0 0 0 0 0

**3.1.3.2.3** **Iowa State** 0 0 0 0 0 0 0 0 0 0

**3.1.3.3** **Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.1.3.3.1** **Spares** 0 0 0 0 0 0 0 0 0 0

**3.1.3.3.2** **Personnel/materials** 0 0 0 0 0 0 0 0 0 0

**3.1.4** **Common Silicon/ID** 0 0 0 0 0 0 0 0 0 0

**3.1.4.1** **Pre-operations** 0 0 0 0 0 0 0 0 0 0

**3.1.4.2** **Maintenance Operations** 0 0 0 0 0 0 0 0 0 0

**3.2** **TRT** 0 0 179 47 0 0 0 0 0 0

**3.2.1** **TRT-Subsystem** 0 0 179 47 0 0 0 0 0 0

**3.2.1.1** **TRT Pre-operations** 0 0 179 47 0 0 0 0 0 0

**3.2.1.1.1** **Module Check( 7/02-12/04** 0 0 0 0 0 0 0 0 0 0

Page 3 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Description** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.2.1.1.1.1** **Technical support (Duke)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2** **equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.1** **gas leak tester** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.2** **multi channel tension** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.3** **HV breakdown test** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.4** **gain mapper** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.5** **HV training supplies, cables** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.2.6** **storage and support** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.1.3** **other technical support (russian** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4** **TRT-6 mod-check (2/04- 1/05)** 0 0 99 47 0 0 0 0 0 0

**3.2.1.1.4.1** **technical support (Kline)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4.2** **other technical support (Russian)** 0 0 0 0 0 0 0 0 0
0

**3.2.1.1.4.3** **project engineer(Callahan)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4.4** **electronics technician(B.** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4.5** **Electronics tech- Yale** 0 0 99 47 0 0 0 0 0 0

**3.2.1.1.4.9** **HV distribution** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4.10** **Low Voltage system** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.4.11** **system tests** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5** **TRT- SCT in SR (1/05 - 9/05)** 0 0 80 0 0 0 0 0 0 0

**3.2.1.1.5.1** **technical support-Fowler** 0 0 80 0 0 0 0 0 0 0

**3.2.1.1.5.2** **Project Engineer(Callahan)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.3** **Technical support (Kline)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.4** **Electrical Engineer(VanBerg)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.5** **system electronics tests** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.6** **testing equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.7** **electronics tech(B. LeGeyt)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.5.8** **Technical support (Russian)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8** **ID Integration( 10/05-4/07)** 0 0 0 0 0 0 0 0 0 0

Page 4 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.2.1.1.8.1** **Technical support (Duke)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.2** **Computer professional** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.3** **electronics tech(B.LeGeyt)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.4** **electrical Engineer(VanBerg)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.5** **testing equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.6** **system tests** 0 0 0 0 0 0 0 0 0 0

**3.2.1.1.8.7** **technical support (Russian)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2** **Operations** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2.1** **Runtime activities** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2.1.1** **technical support (Russian)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2.1.3** **computer professional** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2.1.4** **electronics technician** 0 0 0 0 0 0 0 0 0 0

**3.2.1.2.1.6** **Testing equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3** **TRT Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1** **Shutdown maintenance activities** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1.1** **technical support (Russian)** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1.3** **Computer Professional** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1.4** **electronics technician** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1.6** **Testing equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.1.7** **Maintenance equipment** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.2** **spares** 0 0 0 0 0 0 0 0 0 0

**3.2.1.3.2.4** **circuit board spares** 0 0 0 0 0 0 0 0 0 0

**3.2.2** **Common TRT/ID** 0 0 0 0 0 0 0 0 0 0

**3.2.2.1** **Pre-Operations** 0 0 0 0 0 0 0 0 0 0

**3.2.2.2** **Maintenance and operations (IU)** 0 0 0 0 0 0 0 0 0 0

**3.2.2.3** **Maintenance and operations** 0 0 0 0 0 0 0 0 0 0

**3.3** **Liquid Argon M&O Estimate** 0 0 427 549 469 174 97 75 75 75

Page 5 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.3.1** **Mechanical Liquid Argon M&O** 0 0 346 306 223 61 23 0 0 0

**3.3.1.1** **Pre-operations and commissioning** 0 0 132 223 107 0 0 0 0
0

**3.3.1.1.1** **Cryostat** 0 0 0 54 39 0 0 0 0 0

**3.3.1.1.1.1** **Cryostat documentation update** 0 0 0 54 39 0 0 0 0 0

**3.3.1.1.2** **Feedthrough** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.2.1** **Signal Feedthrough** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.2.2** **HV Feedthrough Documentation** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.2.2.1** **HV Feedthrough Documentation** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.2.2.2** **HV Feedthrough Documentation** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.3** **Cryogenics** 0 0 132 168 68 0 0 0 0 0

**3.3.1.1.3.1** **Cryogenics documentation** 0 0 41 24 4 0 0 0 0 0

**3.3.1.1.3.2** **Cryogenics Commissioning** 0 0 91 145 63 0 0 0 0 0

**3.3.1.1.3.3** **HV Feedthrough Commissioning** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.4** **Forward Calorimeter** 0 0 0 0 0 0 0 0 0 0

**3.3.1.1.4.1** **FCAL Documentation update** 0 0 0 0 0 0 0 0 0 0

**3.3.1.2** **Operations** 0 0 97 40 43 5 0 0 0 0

**3.3.1.2.1** **Cryostat** 0 0 0 0 0 0 0 0 0 0

**3.3.1.2.1.1** **Cryostat operations** 0 0 0 0 0 0 0 0 0 0

**3.3.1.2.2** **Feedthrough** 0 0 0 0 0 5 0 0 0 0

**3.3.1.2.2.1** **Signal Feedthroughs operations** 0 0 0 0 0 5 0 0 0 0

**3.3.1.2.2.2** **HV Feedthroughs operations** 0 0 0 0 0 0 0 0 0 0

**3.3.1.2.3** **Cryogenics** 0 0 97 40 43 0 0 0 0 0

**3.3.1.2.3.1** **Quality Meter** 0 0 0 0 0 0 0 0 0 0

Page 6 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.3.1.2.3.2** **Cryogenics operations** 0 0 97 40 43 0 0 0 0 0

**3.3.1.2.4** **FCAL** 0 0 0 0 0 0 0 0 0 0

**3.3.1.2.4.1** **FCAL operations** 0 0 0 0 0 0 0 0 0 0

**3.3.1.3** **Maintenance** 0 0 117 43 73 55 23 0 0 0

**3.3.1.3.1** **Cryostat-Maintenance of** 0 0 20 20 16 16 16 0 0 0

**3.3.1.3.1.1** **Maintenance of the mechanical** 0 0 20 20 16 16 16 0 0
0

**3.3.1.3.2** **Feedthrough** 0 0 15 0 27 39 6 0 0 0

**3.3.1.3.2.1** **Signal Feedthrough Maintenance** 0 0 15 0 27 39 6 0 0
0

**3.3.1.3.2.2** **HV Feedthrough Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.3.1.3.3** **Cryogenics** 0 0 83 24 30 0 0 0 0 0

**3.3.1.3.3.1** **Quality Meters** 0 0 4 11 17 0 0 0 0 0

**3.3.1.3.3.2** **Cryogenics Maintenance** 0 0 79 13 13 0 0 0 0 0

**3.3.1.3.4** **FCAL** 0 0 0 0 0 0 0 0 0 0

**3.3.1.3.4.1** **FCAL** 0 0 0 0 0 0 0 0 0 0

**3.3.2** **Electronic Liquid Argon M&O Estimate** 0 0 81 231 246 113 75
75 75 75

**3.3.2.1** **Pre operations and Commissioning** 0 0 17 15 53 0 0 0 0 0

**3.3.2.1.3** **System Crate Integration** 0 0 0 15 44 0 0 0 0 0

**3.3.2.1.3.1** **Crate Documentation update** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.3.2** **System Electronic Integration** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.3.3** **Facilities** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.3.4** **Systems Crate Pre-operations** 0 0 0 15 44 0 0 0 0 0

**3.3.2.1.3.5** **System Crate pre-operations -** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.3.6** **System Crate - Crate Burn In** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.3.7** **Crate burn-in** 0 0 0 0 0 0 0 0 0 0

Page 7 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.3.2.1.4** **Front End Board** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.4.1** **Front End Board Documentation** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.5** **Level 1 Trigger** 0 0 0 0 9 0 0 0 0 0

**3.3.2.1.5.1** **Level 1 Trigger documentation** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.5.2** **System Crate pre-operations** 0 0 0 0 9 0 0 0 0 0

**3.3.2.1.5.3** **FEB documentation update** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.6** **ROD System** 0 0 17 0 0 0 0 0 0 0

**3.3.2.1.6.1** **ROD Documentation update** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.6.2** **FEB pre-operations in West Hall** 0 0 17 0 0 0 0 0 0 0

**3.3.2.1.6.3** **System Crate pre-operations ROD** 0 0 0 0 0 0 0 0 0 0

**3.3.2.1.6.4** **System crate Pre-operations** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2** **Operations** 0 0 64 217 185 75 75 75 75 75

**3.3.2.2.1** **Motherboard System** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.2** **Preamp/Calibration** 0 0 0 21 0 0 0 0 0 0

**3.3.2.2.2.1** **Preamp Operations** 0 0 0 21 0 0 0 0 0 0

**3.3.2.2.2.2** **Calibration Operations** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.3** **System Crate** 0 0 64 189 185 75 75 75 75 75

**3.3.2.2.3.1** **Readout electronics** 0 0 27 69 75 75 75 75 75 75

**3.3.2.2.3.2** **Crate operations Software** 0 0 0 47 94 0 0 0 0 0

**3.3.2.2.3.3** **BNL operations Physicist** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.3.5** **LAr Data Base Operation** 0 0 34 57 0 0 0 0 0 0

**3.3.2.2.3.6** **SMU Data Base Operation** 0 0 3 17 17 0 0 0 0 0

**3.3.2.2.4** **Front End Board** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.4.1** **FEB operations Software** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.5** **Level 1 Trigger** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.5.2** **Pitts operations support and** 0 0 0 0 0 0 0 0 0 0

Page 8 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.3.2.2.5.3** **Pitts operations support** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.5.4** 0 0 0 0 0 0 0 0 0 0

**3.3.2.2.6** **ROD System** 0 0 0 6 0 0 0 0 0 0

**3.3.2.2.6.1** **ROD operations Software** 0 0 0 6 0 0 0 0 0 0

**3.3.2.3** **Maintenance** 0 0 0 0 8 38 0 0 0 0

**3.3.2.3.1** **Motherboard System** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.2** **Preamps/Calibration** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.2.1** **Preamps/Calibration** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.2.2** **Calibration** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.3** **System Crate** 0 0 0 0 8 38 0 0 0 0

**3.3.2.3.3.1** **Power Supply maintenance, BNL** 0 0 0 0 0 38 0 0 0 0

**3.3.2.3.3.2** **Optical Links and system cables** 0 0 0 0 8 0 0 0 0 0

**3.3.2.3.3.3** **Crates maintenance** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.3.4** **DCS and monitoring** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.3.5** **Electronics facility maintenance** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.4** **Front End Board** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.4.1** **Front End Readout Electronic** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.5** **Level 1 Trigger** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.5.1** **Level 1 trigger electronic** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.6** **ROD System** 0 0 0 0 0 0 0 0 0 0

**3.3.2.3.6.2** **ROD maintenance Stony Brook** 0 0 0 0 0 0 0 0 0 0

**3.3.3** **Beam Test** 0 0 0 11 0 0 0 0 0 0

**3.3.3.1** **FCAL Hadronic Tail Measurement** 0 0 0 11 0 0 0 0 0 0

Page 9 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.3.3.2** **Test Beam - optical links** 0 0 0 0 0 0 0 0 0 0

**3.3.3.3** **Front-end readout commissioning** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4** **Beam test equipment modification** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.1** **Crate** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.2** **Cooling** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.3** **Power Supplies** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.4** **Feedthrough** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.5** **Mother board system** 0 0 0 0 0 0 0 0 0 0

**3.3.3.4.6** **Beam test equipment support** 0 0 0 0 0 0 0 0 0 0

**3.3.4** **CERN living expenses** 0 0 0 0 0 0 0 0 0 0

**3.3.4.1** **USATLAS operation/maintenance** 0 0 0 0 0 0 0 0 0 0

**3.3.5** **CERN common costs** 0 0 0 0 0 0 0 0 0 0

**3.3.5.1** **CERN common costs** 0 0 0 0 0 0 0 0 0 0

**3.4** **Tile Calorimeter** 0 0 266 0 0 0 0 0 0 0

**3.4.1** **TileCal - Specific Costs** 0 0 240 0 0 0 0 0 0 0

**3.4.1.1** **Pre-Operations** 0 0 240 0 0 0 0 0 0 0

**3.4.1.1.1** **Mechanical Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1** **Module Validation** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.1.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.4** **Integration** 0 0 0 0 0 0 0 0 0 0

Page 10 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.4.1.1.1.4.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.4.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.4.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.4.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.1.4.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2** **Electrical Support** 0 0 197 0 0 0 0 0 0 0

**3.4.1.1.2.3** **Validation, Repairs, and Checkout** 0 0 88 0 0 0 0 0 0
0

**3.4.1.1.2.3.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.3.2** **U.Chicago** 0 0 47 0 0 0 0 0 0 0

**3.4.1.1.2.3.3** **U. Illinois** 0 0 26 0 0 0 0 0 0 0

**3.4.1.1.2.3.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.3.5** **UTA** 0 0 15 0 0 0 0 0 0 0

**3.4.1.1.2.4** **Integration** 0 0 84 0 0 0 0 0 0 0

**3.4.1.1.2.4.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.4.2** **U.Chicago** 0 0 84 0 0 0 0 0 0 0

**3.4.1.1.2.4.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.4.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.4.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.5** **Pre-operational testing and** 0 0 25 0 0 0 0 0 0 0

**3.4.1.1.2.5.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.5.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.5.3** **U. Illinois** 0 0 25 0 0 0 0 0 0 0

**3.4.1.1.2.5.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.2.5.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.3** **Software Support** 0 0 44 0 0 0 0 0 0 0

**3.4.1.1.3.1** **ANL** 0 0 44 0 0 0 0 0 0 0

**3.4.1.1.3.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.3.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

Page 11 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.4.1.1.3.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.3.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4** **Physicist Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.1.4.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2** **Operations (Beam-on)** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1** **Mechanical Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.1.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2** **Electrical Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.2.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3** **Software Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.3.5** **UTA** 0 0 0 0 0 0 0 0 0 0

Page 12 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.4.1.2.4** **Physicist Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.4.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.4.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.4.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.4.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.2.4.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3** **Maintenance (Beam-off)** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1** **Mechanical Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.1.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2** **Electrical Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.2.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3** **Software Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.3.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.4** **Physicist Support** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.4.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.4.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

Page 13 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.4.1.3.4.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.4.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.1.3.4.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.2** **Calibration & Monitoring** 0 0 25 0 0 0 0 0 0 0

**3.4.2.1** **Pre-Operations** 0 0 25 0 0 0 0 0 0 0

**3.4.2.1.1** **ANL** 0 0 8 0 0 0 0 0 0 0

**3.4.2.1.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.2.1.3** **U. Illinois** 0 0 18 0 0 0 0 0 0 0

**3.4.2.1.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.2.1.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2** **Operations (Beam-on)** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.2.2.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3** **Maintenance (Beam-off)** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3.2** **U.Chicago** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3.3** **U. Illinois** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3.4** **MSU** 0 0 0 0 0 0 0 0 0 0

**3.4.2.3.5** **UTA** 0 0 0 0 0 0 0 0 0 0

**3.4.3** **Tilecal System Common Costs** 0 0 0 0 0 0 0 0 0 0

**3.4.3.1** **Operations** 0 0 0 0 0 0 0 0 0 0

**3.4.3.1.1** **ANL** 0 0 0 0 0 0 0 0 0 0

**3.5** **ATLAS Endcap Muon M&O** 0 0 0 408 1071 753 0 0 0 0

Page 14 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.1** **MDT Pre-Operations, Operations and** 0 0 0 0 555 607 0 0 0 0

**3.5.1.1** **MDT Pre-operations** 0 0 0 0 555 607 0 0 0 0

**3.5.1.1.1** **Setup of MDT Staging and Test** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.1.1** **Engineering Design of MDT Test** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.1.1.1** **Michigan** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.1.2** **Commission MDT Test Station** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.1.2.1** **Michigan** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.2** **Pre-Operations of MDT** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.2.1** **Verify MDT Mechanical Integrity -** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.2.1.1** **Michigan - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.2.1.2** **U. Washington/Seattle - Phase I** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.2.2** **Verify MDT Chamber Electronics** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.2.2.1** **Michigan - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.2.2.2** **U. Washington/Seattle - Phase I** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.2.2.3** **MIT - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3** **Pre-Operations of MDT** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.1** **Verify MDT Mechanical Integrity -** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.3.1.1** **Michigan - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.1.2** **U. Washington/Seattle - Phase II** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.3.1.3** **Boston University - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.1.4** **Harvard - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.1.5** **MIT - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.2** **Verify MDT Chamber Electronics** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.2.1** **Michigan - Phase II** 0 0 0 0 0 0 0 0 0 0

Page 15 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.1.1.3.2.2** **U. Washington/Seattle - Phase II** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.3.2.3** **Boston - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.2.4** **Harvard - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.3** **BW Single Sector Test** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.3.3.1** **Brandeis - BW Single Sector Test** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.3.3.2** **Michigan - BW Single Sector Test** 0 0 0 0 0 0 0 0 0
0

**3.5.1.1.3.3.3** **U. Washington/Seattle - BW** 0 0 0 0 0 0 0 0 0 0

**3.5.1.1.4** **Pre-Operations of MDT** 0 0 0 0 555 607 0 0 0 0

**3.5.1.1.4.1** **Verify MDT Mechanical Integrity -** 0 0 0 0 258 328 0
0 0 0

**3.5.1.1.4.1.1** **Brandeis University - Phase III** 0 0 0 0 50 50 0 0
0 0

**3.5.1.1.4.1.2** **Boston University - Phase III** 0 0 0 0 81 151 0 0 0
0

**3.5.1.1.4.1.3** **Harvard University - Phase III** 0 0 0 0 45 45 0 0 0
0

**3.5.1.1.4.1.4** **Michigan - Phase III** 0 0 0 0 38 38 0 0 0 0

**3.5.1.1.4.1.5** **U. Washington - Phase III** 0 0 0 0 44 44 0 0 0 0

**3.5.1.1.4.2** **Verify MDT Chamber Electronics** 0 0 0 0 297 279 0 0 0
0

**3.5.1.1.4.2.1** **Harvard University - Phase III** 0 0 0 0 74 69 0 0 0
0

**3.5.1.1.4.2.2** **Michigan - Phase III** 0 0 0 0 223 210 0 0 0 0

**3.5.1.2** **MDT Operations (Beam On)** 0 0 0 0 0 0 0 0 0 0

**3.5.1.2.1** **MDT Mechanical Operations** 0 0 0 0 0 0 0 0 0 0

**3.5.1.2.1.1** **Brandeis University** 0 0 0 0 0 0 0 0 0 0

**3.5.1.2.2** **MDT Electronics Operations** 0 0 0 0 0 0 0 0 0 0

**3.5.1.2.2.1** **Michigan** 0 0 0 0 0 0 0 0 0 0

**3.5.1.3** **MDT Maintenance (Beam Off)** 0 0 0 0 0 0 0 0 0 0

**3.5.1.3.1** **MDT Mechanical Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.5.1.3.1.1** **Brandeis University - Beam Off** 0 0 0 0 0 0 0 0 0 0

Page 16 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.1.3.2** **MDT Electronics Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.5.1.3.2.1** **Michigan - Beam Off** 0 0 0 0 0 0 0 0 0 0

**3.5.1.4** **MDT Spares - Mechanical and** 0 0 0 0 0 0 0 0 0 0

**3.5.1.4.1** **MDT Mechanical Spares** 0 0 0 0 0 0 0 0 0 0

**3.5.1.4.1.1** **Harvard University** 0 0 0 0 0 0 0 0 0 0

**3.5.1.4.2** **MDT Electronics Spares** 0 0 0 0 0 0 0 0 0 0

**3.5.1.4.2.1** **Harvard University** 0 0 0 0 0 0 0 0 0 0

**3.5.2** **CSC Pre-Operations, Operations and** 0 0 0 204 189 100 0 0 0
0

**3.5.2.1** **CSC Pre-operations** 0 0 0 204 189 100 0 0 0 0

**3.5.2.1.1** **Setup of CSC Staging and Test** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.1** **Engineering Design of CSC Test** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.1.1** **BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.1.2** **UCI** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.2** **Commission CSC Test Station** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.2.1** **BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.1.2.2** **UCI** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2** **Pre-Operations of CSC** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2.1** **Verify CSC Mechanical Integrity -** 0 0 0 0 0 0 0 0 0
0

**3.5.2.1.2.1.1** **BNL - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2.1.2** **UCI - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2.2** **Verify CSC Chamber Electronics** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2.2.1** **BNL - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.2.2.2** **UCI - Phase I** 0 0 0 0 0 0 0 0 0 0

Page 17 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.2.1.3** **Pre-Operations of CSC** 0 0 0 204 0 0 0 0 0 0

**3.5.2.1.3.1** **Verify CSC Mechanical Integrity -** 0 0 0 56 0 0 0 0 0
0

**3.5.2.1.3.1.1** **BNL - Phase II** 0 0 0 56 0 0 0 0 0 0

**3.5.2.1.3.1.2** **UCI - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.3.2** **Verify CSC Chamber Electronics** 0 0 0 149 0 0 0 0 0 0

**3.5.2.1.3.2.1** **BNL - Phase II** 0 0 0 73 0 0 0 0 0 0

**3.5.2.1.3.2.2** **UCI - Phase II** 0 0 0 75 0 0 0 0 0 0

**3.5.2.1.4** **Pre-Operations of CSC** 0 0 0 0 189 100 0 0 0 0

**3.5.2.1.4.1** **Verify CSC Mechanical Integrity -** 0 0 0 0 19 0 0 0 0
0

**3.5.2.1.4.1.1** **BNL - Phase III** 0 0 0 0 19 0 0 0 0 0

**3.5.2.1.4.1.2** **UCI - Phase III** 0 0 0 0 0 0 0 0 0 0

**3.5.2.1.4.2** **Verify CSC Chamber Electronics** 0 0 0 0 170 100 0 0 0
0

**3.5.2.1.4.2.1** **BNL - Phase III** 0 0 0 0 113 57 0 0 0 0

**3.5.2.1.4.2.2** **UCI - Phase III** 0 0 0 0 57 44 0 0 0 0

**3.5.2.2** **CSC Operations (Beam On)** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.1** **CSC Mechanical Operations** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.1.1** **BNL - Beam On** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.1.2** **UCI - Beam On** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.2** **CSC Electronics Operations** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.2.1** **BNL - Beam On** 0 0 0 0 0 0 0 0 0 0

**3.5.2.2.2.2** **UCI - Beam On** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3** **CSC Maintenance (Beam Off)** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3.1** **CSC Mechanical Maintenance** 0 0 0 0 0 0 0 0 0 0

Page 18 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.2.3.1.1** **BNL - Beam Off** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3.1.2** **UCI - Beam Off** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3.2** **CSC Electronics Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3.2.1** **BNL - Beam Off** 0 0 0 0 0 0 0 0 0 0

**3.5.2.3.2.2** **UCI - Beam Off** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4** **CSC Spares - Mechanical and** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4.1** **CSC Mechanical Spares** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4.1.1** **BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4.2** **CSC Electronics Spares** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4.2.1** **BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.2.4.2.2** **UCI** 0 0 0 0 0 0 0 0 0 0

**3.5.3** **Alignment System Pre-Operations,** 0 0 0 0 124 45 0 0 0 0

**3.5.3.1** **Alignment System Pre-operations** 0 0 0 0 124 45 0 0 0 0

**3.5.3.1.1** **Pre-Ops Staging Area for** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.1.1** **Eng. Design for Alignment** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.1.1.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.1.2** **Commission Alignment Stage &** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.1.2.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.2** **Pre-operations of Alignment** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.2.1** **Brandeis - Phase I** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.3** **Pre-operations of Alignment** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.3.1** **Brandeis - Phase II** 0 0 0 0 0 0 0 0 0 0

**3.5.3.1.4** **Pre-operations of Alignment -** 0 0 0 0 124 45 0 0 0 0

Page 19 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.3.1.4.1** **Brandeis - Phase III** 0 0 0 0 124 45 0 0 0 0

**3.5.3.2** **Alignment System Operation** 0 0 0 0 0 0 0 0 0 0

**3.5.3.2.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3** **Alignment System Maintenance** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.1** **Alignment Bars** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.1.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.2** **Proximity Monitors** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.2.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.3** **Multi-Point System (BCAM)** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.3.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.4** **In-Plane System** 0 0 0 0 0 0 0 0 0 0

**3.5.3.3.4.1** **Brandeis** 0 0 0 0 0 0 0 0 0 0

**3.5.4** **Muon Endcap Common Costs** 0 0 0 203 203 0 0 0 0 0

**3.5.4.1** **Engineering Coordination of** 0 0 0 203 203 0 0 0 0 0

**3.5.4.1.1** **Engineering Coordination - BNL** 0 0 0 203 203 0 0 0 0 0

**3.5.4.2** **Muon Endcap Common Cost** 0 0 0 0 0 0 0 0 0 0

**3.5.4.2.1** **MDT Operations Common** 0 0 0 0 0 0 0 0 0 0

**3.5.4.2.2** **M&O(B) Common Cost - BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.4.2.3** **M&O(B) Common Cost - MIT** 0 0 0 0 0 0 0 0 0 0

**3.5.4.2.4** **C&I(B) Common Cost - MIT** 0 0 0 0 0 0 0 0 0 0

**3.5.5** **Monitoring & Calibration** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1** **Monitoring and Calibration Beam** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.1** **MDT M&C System** 0 0 0 0 0 0 0 0 0 0

Page 20 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.5.5.1.1.1** **MDT Monitoring and Calibration -** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.2** **CSC M&C System** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.2.1** **CSC M&C System Operation -** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.3** **Alignment M&C System** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.3.1** **Alignment M&C System -** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.4** **Environmental Sensors M&C** 0 0 0 0 0 0 0 0 0 0

**3.5.5.1.4.1** **Environmental Sensor Ops - Tufts** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2** **Muon Test Beams** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.1** **Muon Test Beam Support -** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.2** **Muon Test Beam Support - BNL** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.3** **Muon Test Beam Support -** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.4** **Muon Test Beam UCI** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.5** **Muon Test Beam - Tufts** 0 0 0 0 0 0 0 0 0 0

**3.5.5.2.6** **Muon Test Beams - Stony Brook** 0 0 0 0 0 0 0 0 0 0

**3.6** **Trigger/DAQ** 0 0 271 458 345 723 0 0 0 0

**3.6.1** **Pre Operations** 0 0 201 217 165 162 0 0 0 0

**3.6.1.1** **Supervisor RoI Builder** 0 0 0 0 12 0 0 0 0 0

**3.6.1.1.1** **Supervisor RoI Builder - ANL** 0 0 0 0 0 0 0 0 0 0

**3.6.1.1.2** **Supervisor RoI Builder - MSU** 0 0 0 0 12 0 0 0 0 0

**3.6.1.2** **Communications and Travel** 0 0 0 16 0 0 0 0 0 0

**3.6.1.2.1** **Communications and Travel** 0 0 0 8 0 0 0 0 0 0

**3.6.1.2.2** **Communications and Travel** 0 0 0 8 0 0 0 0 0 0

**3.6.1.3** **Programming Support** 0 0 201 201 152 162 0 0 0 0

**3.6.1.3.1** **Programming Support - ANL** 0 0 0 0 0 0 0 0 0 0

**3.6.1.3.2** **Programming Support - MSU** 0 0 25 17 17 29 0 0 0 0

Page 21 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.6.1.3.3** **Programming Support - UCI** 0 0 144 104 104 85 0 0 0 0

**3.6.1.3.4** **Programming Support - UW** 0 0 32 80 32 48 0 0 0 0

**3.6.1.4** **Equipment** 0 0 0 0 0 0 0 0 0 0

**3.6.1.4.1** **Equipment ANL** 0 0 0 0 0 0 0 0 0 0

**3.6.1.4.2** **Equipment MSU** 0 0 0 0 0 0 0 0 0 0

**3.6.2** **Operations** 0 0 70 241 181 561 0 0 0 0

**3.6.2.1** **Supervisor RoI Builder** 0 0 42 0 0 0 0 0 0 0

**3.6.2.1.1** **Supervisor RoI Builder - ANL** 0 0 31 0 0 0 0 0 0 0

**3.6.2.1.2** **Supervisor RoI Builder - MSU** 0 0 11 0 0 0 0 0 0 0

**3.6.2.2** **Communications and Travel** 0 0 0 0 30 0 0 0 0 0

**3.6.2.2.1** **Communications and Travel - ANL** 0 0 0 0 8 0 0 0 0 0

**3.6.2.2.2** **Communications and Travel -** 0 0 0 0 8 0 0 0 0 0

**3.6.2.2.3** **Communications and Travel -** 0 0 0 0 8 0 0 0 0 0

**3.6.2.2.4** **Communications and Travel -** 0 0 0 0 8 0 0 0 0 0

**3.6.2.3** **Programming Support** 0 0 28 241 150 561 0 0 0 0

**3.6.2.3.1** **Programming Support - ANL** 0 0 0 0 0 90 0 0 0 0

**3.6.2.3.2** **Programming Support - MSU** 0 0 0 22 0 82 0 0 0 0

**3.6.2.3.3** **Programming Support - UCI** 0 0 0 206 150 292 0 0 0 0

**3.6.2.3.4** **Programming Support - UW** 0 0 28 13 0 97 0 0 0 0

**3.6.2.4** **Test facilities** 0 0 0 0 0 0 0 0 0 0

**3.6.2.4.1** **Test Facilities - ANL** 0 0 0 0 0 0 0 0 0 0

**3.6.2.4.2** **Test Facilities - MSU** 0 0 0 0 0 0 0 0 0 0

**3.6.3** **CERN Common Costs** 0 0 0 0 0 0 0 0 0 0

**3.7** **Common Funds** 0 0 0 0 0 0 0 0 0 0

**3.7.1** **Common Funds (BNL)** 0 0 0 0 0 0 0 0 0 0

**3.7.2** **Common Funds (Nevis)** 0 0 0 0 0 0 0 0 0 0

Page 22 of 23

**WBS** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY
09** **FY 10** **FY 11** **FY 12**

**Number** **Descriptio** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

**3.8** **Outreach** 0 0 0 0 0 0 0 0 0 0

**3.9** **Program Management** 0 0 0 0 0 0 0 0 0 0

**3.9.1** **Program Management-BNL** 0 0 0 0 0 0 0 0 0 0

**3.9.2** **Program Management-Nevis** 0 0 0 0 0 0 0 0 0 0

**3.10** **Technical Coordination** 0 0 0 0 0 0 0 0 0 0

**3.10.1** **ATLAS Access** 0 0 0 0 0 0 0 0 0 0

**3.10.1.1** **Access Equipment** 0 0 0 0 0 0 0 0 0 0

**3.10.1.2** **Access and Interface Beam and** 0 0 0 0 0 0 0 0 0 0

**3.10.2** **Maintenance of Movement System** 0 0 0 0 0 0 0 0 0 0

**3.10.2.1** **Movement System Control** 0 0 0 0 0 0 0 0 0 0

**3.10.3** **Configuration Control Envelope** 0 0 0 0 0 0 0 0 0 0

**3.10.3.1** **Configuration Control** 0 0 0 0 0 0 0 0 0 0

**3.10.3.2** **Configuration Control @ CERN** 0 0 0 0 0 0 0 0 0 0

**3.10.3.3** **EC Muons Configuration Control** 0 0 0 0 0 0 0 0 0 0

**3.10.4** **Installation and Maintenance Data** 0 0 0 0 0 0 0 0 0 0

**3.10.4.1** **Installation Data Base** 0 0 0 0 0 0 0 0 0 0

**3.10.4.2** **Installation Data Base @ CERN** 0 0 0 0 0 0 0 0 0 0

**3.10.5** **TC Project Office** 0 0 0 0 0 0 0 0 0 0

Page 23 of 23