**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:20 PM

**WBS** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common

Fund cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

14253 0 0 14253 8661 5 5587 0 124.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1936 1936 2112 1456 1408 1408 1408 1408 13072

0 0 199.901 199.901 213.629 146.727 142.316 142.316 142.316 142.316
1329.422

Grad Student B/I 0 0 0 3520 3520 17820 1980 1980 1980 1980 32780

0 0 0 52.8 52.8 446.347 48.288 48.288 48.288 48.288 745.099

Post Doc B/I 0 0 1760 3520 4400 5016 1936 1936 1936 1936 22440

0 0 52.8 105.6 133.793 179.777 65.701 65.701 65.701 65.701 734.774

Sr Research Scientist B/I 0 0 0 0 0 880 440 352 352 352 2376

0 0 0 0 0 84.742 42.371 33.897 33.897 33.897 228.804

**B/I Total** 0 0 3696 8976 10032 25172 5764 5676 5676 5676 70668

0 0 252.701 358.301 400.222 857.593 298.676 290.202 290.202 290.202
3038.099

Computer Professional MR 0 0 0 0 3740 3080 0 0 0 0 6820

0 0 0 0 177.569 151.024 0 0 0 0 328.593

Electrical Engineer MR 0 0 0 110 1540 880 0 0 0 0 2530

0 0 0 8.356 97.256 54.931 0 0 0 0 160.543

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 1760 2200 2200 0 0 0 0 6160

0 0 0 161.35 175.593 132.951 0 0 0 0 469.894

Technician MR 0 0 0 2420 5090 3320 0 0 0 0 10830

0 0 0 133.011 175.192 100.431 0 0 0 0 408.634

**MR Total** 0 0 0 4290 14330 11240 0 0 0 0 29860

0 0 0 302.717 675.594 489.321 0 0 0 0 1467.632

Computer Professional R 0 0 880 1880 1760 3460 1682 1682 1682 1682 14708

0 0 35.2 85.2 79.2 159.433 78.017 78.017 78.017 78.017 671.101

Page 1 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:21 PM

Electrical Engineer R 0 0 2130 1160 625 350 350 350 350 350 5665

0 0 128.649 76.605 38.933 16.128 16.128 16.128 16.128 16.128 324.827

Gen Lab R 0 0 13709 14939 2960 2310 1980 1980 1980 1980 41838

0 0 389.336 424.268 84.064 65.604 56.232 56.232 56.232 56.232 1188.200

Mechanical Engineer R 0 0 5753 4904 2340 350 350 350 350 350 14747

0 0 263.7 234.393 142.963 14.637 14.637 14.637 14.637 14.637 714.241

Technician R 0 0 11098 8390 5101 3740 3300 3300 3300 3300 41529

0 0 321.584 261.42 179.304 117.409 95.554 95.554 95.554 95.554 1261.933

**R Total** 0 0 33570 31273 12786 10210 7662 7662 7662 7662 118487

0 0 1138.469 1081.886 524.464 373.211 260.568 260.568 260.568 260.568
4160.302

**Total** 0 0 37266 44539 37148 46622 13426 13338 13338 13338 219015

0 0 1391.17 1742.904 1600.28 1720.125 559.244 550.77 550.77 550.77
8666.033

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 5.0 5.0 19.0 6.5 6.5 6.5 6.5 6.5 68.925

Travel B/I 0.0 0.0 30.0 30.0 51.3 45.0 45.0 45.0 45.0 45.0 416.926

**B/I Total** 0.0 0.0 35.0 35.0 70.3 51.5 51.5 51.5 51.5 51.5 485.851

Other MR 0.0 0.0 0.0 11.0 73.0 36.5 0.0 0.0 0.0 0.0 138.150

Travel MR 0.0 0.0 0.0 75.3 259.3 186.0 0.0 0.0 0.0 0.0 625.853

**MR Total** 0.0 0.0 0.0 86.3 332.3 222.5 0.0 0.0 0.0 0.0 764.003

Other R 0.0 0.0 292.7 99.8 127.3 355.5 440.1 351.2 351.2 351.2 2525.336

Travel R 0.0 0.0 329.6 279.9 180.3 153.4 118.4 113.9 113.9 113.9
1811.862

**R Total** 0.0 0.0 622.3 379.7 307.5 508.8 558.4 465.0 465.0 465.0
4337.198

**Total** 0.0 0.0 657.3 500.9 710.0 782.8 609.9 516.5 516.5 516.5
5587.052

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 2182 2349 2429 2613 1245 1145 1145 1145 14253

Page 2 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:22 PM

**WBS** 3.5 **Description:** ATLAS Endcap Muon M&O

**Institution :** **Contact** F. Taylor

Cost of labor and materials needed to operate and maintain the US
deliverables of the ATLAS Muon system. This estimate

is based upon Version 6 of the ATLAS schedule. The work is broken down
into each technology - Monitored Drift Tube

Chambers, Cathode Strip Chambers, Alignment System and Common Costs. The
chamber WBS\' are broken down into

mechanical and electrical parts.

There are several phases of pre-operations in the WBS that apply to MDT,
CSC Mechanical and Electrical Work as well

as the Alignment System Work. The prefix \'pre\' corresponds to \'before
beam\'. Installation occurs between Phase 1 and

Phase II.

Phase - I of pre-operations covers work to first operate the chambers
and alignment components after shipment to CERN

but prior to their installation on the support structures.

Phase - II of pre-operations is the work performed on the chambers and
alignment components following their installation

on the support structures (small wheels and big wheel octant sectors)
before the support structures are lowered in the pit.

Phase - III is pre-operations work performed on chambers and alignment
systems following the wheel installations in the

ATLAS cavern. It is assumed that there will have to be at least 4 crews
working - one for each wheel for the MDT pre-

operations. Further, some estimate was made for the innate difficulty of
working in the pit from competition for space and

access. It is during Phase III that the alignment system finally comes
together.

Phase - IV is pre-operation of the systems with the first beam but prior
to the steady operations of data collection.

Common Costs cover the costs of services. Included are costs of U.S.
contribution to engineering coordination during

installation and Phase I through IV Pre-Operations. Included in Common
Costs are funds for consumables (gas and

electrical power) for MDT and CSC operations.

Monitoring & Calibration includes cost to maintain the M&C systems -
such as B and T sensors. This WBS includes test

beam costs. Test beams are used to establish the R-T relation, measure
chamber resolutions and verify the global

chamber alignment design.

U.S. ATLAS fractions are computed as follows: MDTs are scaled by number
of chambers of U.S. Approved Scope over

ATLAS total, CSCs are only made by U.S., as is the Endcap Alignment.
Thus:

MDT = 240/1172 = 20.5%, CSC = 32/32 = 100%, Alignment = 2 Endcaps/2
Endcap = 100%, Common Items = 20.3%

(Negotiated)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

14253 0 0 14253 8661 5 5587 0 124.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1936 1936 2112 1456 1408 1408 1408 1408 13072

0 0 199.901 199.901 213.629 146.727 142.316 142.316 142.316 142.316
1329.422

Grad Student B/I 0 0 0 3520 3520 17820 1980 1980 1980 1980 32780

0 0 0 52.8 52.8 446.347 48.288 48.288 48.288 48.288 745.099

Post Doc B/I 0 0 1760 3520 4400 5016 1936 1936 1936 1936 22440

0 0 52.8 105.6 133.793 179.777 65.701 65.701 65.701 65.701 734.774

Page 3 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:23 PM

Sr Research Scientist B/I 0 0 0 0 0 880 440 352 352 352 2376

0 0 0 0 0 84.742 42.371 33.897 33.897 33.897 228.804

**B/I Total** 0 0 3696 8976 10032 25172 5764 5676 5676 5676 70668

0 0 252.701 358.301 400.222 857.593 298.676 290.202 290.202 290.202
3038.099

Computer Professional MR 0 0 0 0 3740 3080 0 0 0 0 6820

0 0 0 0 177.569 151.024 0 0 0 0 328.593

Electrical Engineer MR 0 0 0 110 1540 880 0 0 0 0 2530

0 0 0 8.356 97.256 54.931 0 0 0 0 160.543

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 1760 2200 2200 0 0 0 0 6160

0 0 0 161.35 175.593 132.951 0 0 0 0 469.894

Technician MR 0 0 0 2420 5090 3320 0 0 0 0 10830

0 0 0 133.011 175.192 100.431 0 0 0 0 408.634

**MR Total** 0 0 0 4290 14330 11240 0 0 0 0 29860

0 0 0 302.717 675.594 489.321 0 0 0 0 1467.632

Computer Professional R 0 0 880 1880 1760 3460 1682 1682 1682 1682 14708

0 0 35.2 85.2 79.2 159.433 78.017 78.017 78.017 78.017 671.101

Electrical Engineer R 0 0 2130 1160 625 350 350 350 350 350 5665

0 0 128.649 76.605 38.933 16.128 16.128 16.128 16.128 16.128 324.827

Gen Lab R 0 0 13709 14939 2960 2310 1980 1980 1980 1980 41838

0 0 389.336 424.268 84.064 65.604 56.232 56.232 56.232 56.232 1188.200

Mechanical Engineer R 0 0 5753 4904 2340 350 350 350 350 350 14747

0 0 263.7 234.393 142.963 14.637 14.637 14.637 14.637 14.637 714.241

Technician R 0 0 11098 8390 5101 3740 3300 3300 3300 3300 41529

0 0 321.584 261.42 179.304 117.409 95.554 95.554 95.554 95.554 1261.933

**R Total** 0 0 33570 31273 12786 10210 7662 7662 7662 7662 118487

0 0 1138.469 1081.886 524.464 373.211 260.568 260.568 260.568 260.568
4160.302

**Total** 0 0 37266 44539 37148 46622 13426 13338 13338 13338 219015

0 0 1391.17 1742.904 1600.28 1720.125 559.244 550.77 550.77 550.77
8666.033

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 5.0 5.0 19.0 6.5 6.5 6.5 6.5 6.5 68.925

Travel B/I 0.0 0.0 30.0 30.0 51.3 45.0 45.0 45.0 45.0 45.0 416.926

**B/I Total** 0.0 0.0 35.0 35.0 70.3 51.5 51.5 51.5 51.5 51.5 485.851

Other MR 0.0 0.0 0.0 11.0 73.0 36.5 0.0 0.0 0.0 0.0 138.150

Travel MR 0.0 0.0 0.0 75.3 259.3 186.0 0.0 0.0 0.0 0.0 625.853

**MR Total** 0.0 0.0 0.0 86.3 332.3 222.5 0.0 0.0 0.0 0.0 764.003

Other R 0.0 0.0 292.7 99.8 127.3 355.5 440.1 351.2 351.2 351.2 2525.336

Travel R 0.0 0.0 329.6 279.9 180.3 153.4 118.4 113.9 113.9 113.9
1811.862

**R Total** 0.0 0.0 622.3 379.7 307.5 508.8 558.4 465.0 465.0 465.0
4337.198

Page 4 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:24 PM

**Total** 0.0 0.0 657.3 500.9 710.0 782.8 609.9 516.5 516.5 516.5
5587.052

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 2182 2349 2429 2613 1245 1145 1145 1145 14253

Page 5 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:24 PM

**WBS** 3.5.1 **Description:** MDT Pre-Operations, Operations and
Maintenance

**Institution :** **Contact** F. Taylor

Cost of Labor and materials to operate and maintain the Endcap MDT
chamber system.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

5273 0 0 5273 3589 0 1684 0 64.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176 904

0 0 0 0 0 15.6 13.728 13.728 13.728 13.728 70.512

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880 12320

0 0 0 0 0 132 13.2 13.2 13.2 13.2 184.800

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220 2640

0 0 0 0 0 52.8 6.6 6.6 6.6 6.6 79.200

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176 1188

0 0 0 0 0 34.32 17.16 13.728 13.728 13.728 92.664

**B/I Total** 0 0 0 0 0 11200 1496 1452 1452 1452 17052

0 0 0 0 0 234.72 50.688 47.256 47.256 47.256 427.176

Computer Professional MR 0 0 0 0 2640 2640 0 0 0 0 5280

0 0 0 0 132 132 0 0 0 0 264.000

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 21.806 21.806 0 0 0 0 43.612

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 0 440 2200 0 0 0 0 2640

0 0 0 0 14.243 132.951 0 0 0 0 147.194

Technician MR 0 0 0 0 3520 2640 0 0 0 0 6160

0 0 0 0 96.94 65.894 0 0 0 0 162.834

**MR Total** 0 0 0 0 8800 9680 0 0 0 0 18480

0 0 0 0 314.973 402.635 0 0 0 0 717.608

Computer Professional R 0 0 0 1000 880 0 0 0 0 0 1880

0 0 0 50 44 0 0 0 0 0 94.000

Electrical Engineer R 0 0 1430 610 395 350 350 350 350 350 4185

0 0 72.019 29.64 19.733 16.128 16.128 16.128 16.128 16.128 202.032

Gen Lab R 0 0 11109 12459 2300 1760 1760 1760 1760 1760 34668

0 0 315.496 353.836 65.32 49.984 49.984 49.984 49.984 49.984 984.572

Mechanical Engineer R 0 0 5533 4416 2090 350 350 350 350 350 13789

0 0 254.5 213.985 132.508 14.637 14.637 14.637 14.637 14.637 674.178

Page 6 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:25 PM

Technician R 0 0 7100 4510 2495 1760 1760 1760 1760 1760 22905

0 0 156.012 109.787 57.821 33.228 33.228 33.228 33.228 33.228 489.760

**R Total** 0 0 25172 22995 8160 4220 4220 4220 4220 4220 77427

0 0 798.027 757.248 319.382 113.977 113.977 113.977 113.977 113.977
2444.542

**Total** 0 0 25172 22995 16960 25100 5716 5672 5672 5672 112959

0 0 798.027 757.248 634.355 751.332 164.665 161.233 161.233 161.233
3589.326

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 42.0 24.5 0.0 0.0 0.0 0.0 77.700

Travel MR 0.0 0.0 0.0 0.0 168.0 153.0 0.0 0.0 0.0 0.0 367.080

**MR Total** 0.0 0.0 0.0 0.0 210.0 177.5 0.0 0.0 0.0 0.0 444.780

Other R 0.0 0.0 131.6 33.2 21.3 20.0 20.0 20.0 20.0 20.0 327.490

Travel R 0.0 0.0 237.3 180.4 106.0 42.0 42.0 42.0 42.0 42.0 911.891

**R Total** 0.0 0.0 368.9 213.6 127.3 62.0 62.0 62.0 62.0 62.0 1239.381

**Total** 0.0 0.0 368.9 213.6 337.3 239.5 62.0 62.0 62.0 62.0 1684.161

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1254 1013 1020 1033 241 238 238 238 5273

Page 7 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:26 PM

**WBS** 3.5.1.1 **Description:** MDT Pre-operations

**Institution :** **Contact** F. Taylor

Work related to the mechanical and electrical aspects of pre-operating
the MDT chambers of the U.S. deliverables.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

3803 0 0 3803 2540 0 1263 0 41.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 2640 2640 0 0 0 0 5280

0 0 0 0 132 132 0 0 0 0 264.000

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 21.806 21.806 0 0 0 0 43.612

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 0 440 2200 0 0 0 0 2640

0 0 0 0 14.243 132.951 0 0 0 0 147.194

Technician MR 0 0 0 0 3520 2640 0 0 0 0 6160

0 0 0 0 96.94 65.894 0 0 0 0 162.834

**MR Total** 0 0 0 0 8800 9680 0 0 0 0 18480

0 0 0 0 314.973 402.635 0 0 0 0 717.608

Computer Professional R 0 0 0 1000 880 0 0 0 0 0 1880

0 0 0 50 44 0 0 0 0 0 94.000

Electrical Engineer R 0 0 1430 610 220 0 0 0 0 0 2260

0 0 72.019 29.64 11.669 0 0 0 0 0 113.328

Gen Lab R 0 0 11109 12459 1640 0 0 0 0 0 25208

0 0 315.496 353.836 46.576 0 0 0 0 0 715.908

Mechanical Engineer R 0 0 5533 4416 1870 0 0 0 0 0 11819

0 0 254.5 213.985 123.308 0 0 0 0 0 591.793

Technician R 0 0 7100 4510 1615 0 0 0 0 0 13225

0 0 156.012 109.787 41.207 0 0 0 0 0 307.006

**R Total** 0 0 25172 22995 6225 0 0 0 0 0 54392

0 0 798.027 757.248 266.76 0 0 0 0 0 1822.035

**Total** 0 0 25172 22995 15025 9680 0 0 0 0 72872

0 0 798.027 757.248 581.733 402.635 0 0 0 0 2539.643

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 42.0 24.5 0.0 0.0 0.0 0.0 77.700

Travel MR 0.0 0.0 0.0 0.0 168.0 153.0 0.0 0.0 0.0 0.0 367.080

Page 8 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:28 PM

**MR Total** 0.0 0.0 0.0 0.0 210.0 177.5 0.0 0.0 0.0 0.0 444.780

Other R 0.0 0.0 131.6 33.2 13.3 0.0 0.0 0.0 0.0 0.0 210.000

Travel R 0.0 0.0 237.3 180.4 83.0 0.0 0.0 0.0 0.0 0.0 608.161

**R Total** 0.0 0.0 368.9 213.6 96.3 0.0 0.0 0.0 0.0 0.0 818.161

**Total** 0.0 0.0 368.9 213.6 306.3 177.5 0.0 0.0 0.0 0.0 1262.941

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1254 1013 928 607 0 0 0 0 3803

Page 9 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:28 PM

**WBS** 3.5.1.1.1 **Description:** Setup of MDT Staging and Test Station

**Institution :** **Contact** F. Taylor

Cost of labor and materials to setup the MDT test station located in
Bldg. 184 @ CERN. Included are engineering costs as

well as materials and labor to setup work stations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 10 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:29 PM

**WBS** 3.5.1.1.1.1 **Description:** Engineering Design of MDT Test
Stations

**Institution :** **Contact** F. Taylor

Cost of labor and materials to design the MDT test station at Bldg. 184
@ CERN. Included is both mechanical and

electrical engineering needed.

This covers engineering work needed to design and setup the chamber
component test stations at **Details of Estimate:**

CERN. Included are designs of infrastructure of room, work tables,
handling fixtures and planning of logistical flow.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 11 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:30 PM

**WBS** 3.5.1.1.1.1.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to design Endcap MDT test station.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 12 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:32 PM

**WBS** 3.5.1.1.1.2 **Description:** Commission MDT Test Station

**Institution :** **Contact** F. Taylor

Cost of labor and materials to activate the MDT test station at CERN.
This includes costs of tables, tools, chamber

handling equipment, gas systems and chamber testing electronics.
Included is the cost of shipping and activation of test

equipment from the US.

Cost of shipping of He leak detectors, tools, chamber handling frames
from the US to CERN.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 13 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:33 PM

**WBS** 3.5.1.1.1.2.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to activate the MDT Test Station at CERN.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 14 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:34 PM

**WBS** 3.5.1.1.2 **Description:** Pre-Operations of MDT Chambers -
Phase I

**Institution :** **Contact** F. Taylor

Phase-I Costs of labor and materials to certify that US MDT chambers are
ready to be installed in chamber support

structures. This includes gas system, readout system, alignment system
and chamber sensors. Covered is the cost of

Phase-I certification for MDT chambers that go on all support
structures - such as the Big Wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

297 0 0 297 194 0 103 0 4.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 5.069 0 0 0 0 0 0 0 5.069

Gen Lab R 0 0 4210 0 0 0 0 0 0 0 4210

0 0 119.564 0 0 0 0 0 0 0 119.564

Mechanical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

Technician R 0 0 2040 0 0 0 0 0 0 0 2040

0 0 41.064 0 0 0 0 0 0 0 41.064

**R Total** 0 0 7240 0 0 0 0 0 0 0 7240

0 0 194.183 0 0 0 0 0 0 0 194.183

**Total** 0 0 7240 0 0 0 0 0 0 0 7240

0 0 194.183 0 0 0 0 0 0 0 194.183

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 31.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 39.272

Travel R 0.0 0.0 46.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 63.316

**R Total** 0.0 0.0 77.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 102.588

**Total** 0.0 0.0 77.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 102.588

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 297 0 0 0 0 0 0 0 297

Page 15 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:36 PM

**WBS** 3.5.1.1.2.1 **Description:** Verify MDT Mechanical Integrity -
Phase I

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are certified for installation in

support structures

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

92 0 0 92 62 0 30 0 1.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 750 0 0 0 0 0 0 0 750

0 0 21.3 0 0 0 0 0 0 0 21.300

Mechanical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

Technician R 0 0 660 0 0 0 0 0 0 0 660

0 0 12.461 0 0 0 0 0 0 0 12.461

**R Total** 0 0 2290 0 0 0 0 0 0 0 2290

0 0 62.247 0 0 0 0 0 0 0 62.247

**Total** 0 0 2290 0 0 0 0 0 0 0 2290

0 0 62.247 0 0 0 0 0 0 0 62.247

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.796

Travel R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 22.440

**R Total** 0.0 0.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.236

**Total** 0.0 0.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.236

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 92 0 0 0 0 0 0 0 92

Page 16 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:37 PM

**WBS** 3.5.1.1.2.1.1 **Description:** Michigan - Phase I

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of the MDT
chambers prior to installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

40 0 0 40 34 0 6 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 750 0 0 0 0 0 0 0 750

0 0 21.3 0 0 0 0 0 0 0 21.300

Technician R 0 0 660 0 0 0 0 0 0 0 660

0 0 12.461 0 0 0 0 0 0 0 12.461

**R Total** 0 0 1410 0 0 0 0 0 0 0 1410

0 0 33.761 0 0 0 0 0 0 0 33.761

**Total** 0 0 1410 0 0 0 0 0 0 0 1410

0 0 33.761 0 0 0 0 0 0 0 33.761

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**R Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

**Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.300

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 40 0 0 0 0 0 0 0 40

Page 17 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:39 PM

**WBS** 3.5.1.1.2.1.2 **Description:** U. Washington/Seattle - Phase I

**Institution :** University of Washington **Contact** Bing Zhou

Cost of labor at materials to verify mechanical aspects of MDT chambers
prior to installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

52 0 0 52 28 0 24 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.496

Travel R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 22.440

**R Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.936

**Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.936

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 0 0 0 0 0 0 0 52

Page 18 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:40 PM

**WBS** 3.5.1.1.2.2 **Description:** Verify MDT Chamber Electronics -
Phase I

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
certified for chamber installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

204 0 0 204 132 0 72 0 2.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 5.069 0 0 0 0 0 0 0 5.069

Gen Lab R 0 0 3460 0 0 0 0 0 0 0 3460

0 0 98.264 0 0 0 0 0 0 0 98.264

Technician R 0 0 1380 0 0 0 0 0 0 0 1380

0 0 28.603 0 0 0 0 0 0 0 28.603

**R Total** 0 0 4950 0 0 0 0 0 0 0 4950

0 0 131.936 0 0 0 0 0 0 0 131.936

**Total** 0 0 4950 0 0 0 0 0 0 0 4950

0 0 131.936 0 0 0 0 0 0 0 131.936

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 31.476

Travel R 0.0 0.0 31.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 40.876

**R Total** 0.0 0.0 56.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 72.352

**Total** 0.0 0.0 56.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 72.352

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 204 0 0 0 0 0 0 0 204

Page 19 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:42 PM

**WBS** 3.5.1.1.2.2.1 **Description:** Michigan - Phase I

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers prior
to installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

159 0 0 159 109 0 50 0 2.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 5.069 0 0 0 0 0 0 0 5.069

Gen Lab R 0 0 3060 0 0 0 0 0 0 0 3060

0 0 86.904 0 0 0 0 0 0 0 86.904

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 16.614 0 0 0 0 0 0 0 16.614

**R Total** 0 0 4050 0 0 0 0 0 0 0 4050

0 0 108.587 0 0 0 0 0 0 0 108.587

**Total** 0 0 4050 0 0 0 0 0 0 0 4050

0 0 108.587 0 0 0 0 0 0 0 108.587

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 23.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 28.980

Travel R 0.0 0.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.420

**R Total** 0.0 0.0 40.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 50.400

**Total** 0.0 0.0 40.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 50.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 159 0 0 0 0 0 0 0 159

Page 20 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:43 PM

**WBS** 3.5.1.1.2.2.2 **Description:** U. Washington/Seattle - Phase I

**Institution :** University of Washington **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers prior
to installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

30 0 0 30 12 0 18 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 500 0 0 0 0 0 0 0 500

0 0 11.989 0 0 0 0 0 0 0 11.989

**R Total** 0 0 500 0 0 0 0 0 0 0 500

0 0 11.989 0 0 0 0 0 0 0 11.989

**Total** 0 0 500 0 0 0 0 0 0 0 500

0 0 11.989 0 0 0 0 0 0 0 11.989

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.496

Travel R 0.0 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 16.456

**R Total** 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.952

**Total** 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.952

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 30 0 0 0 0 0 0 0 30

Page 21 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:45 PM

**WBS** 3.5.1.1.2.2.3 **Description:** MIT - Phase I

**Institution :** Massachusette Institute of Technology **Contact** Bing
Zhou

Cost of labor and materials for MIT personnel to work on Phase I
commissioning of US MDT chambers.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 11 0 4 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**R Total** 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**Total** 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.000

Travel R 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.000

**R Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.000

**Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 15 0 0 0 0 0 0 0 15

Page 22 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:46 PM

**WBS** 3.5.1.1.3 **Description:** Pre-Operations of MDT Chambers -
Phase II

**Institution :** **Contact** F. Taylor

Phase-II Costs of labor and materials to certify that US MDT chambers
are operational on chamber support structures. This

includes gas system, readout system, alignment system and chamber
sensors. All support structures are covered - such

as the Big Wheel Sectors, Small Wheels, etc.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1392 0 0 1392 908 0 484 0 16.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 1320 390 0 0 0 0 0 0 1710

0 0 66.95 17.971 0 0 0 0 0 0 84.921

Gen Lab R 0 0 6899 5619 0 0 0 0 0 0 12518

0 0 195.932 159.58 0 0 0 0 0 0 355.512

Mechanical Engineer R 0 0 4653 1956 0 0 0 0 0 0 6609

0 0 226.014 66.003 0 0 0 0 0 0 292.017

Technician R 0 0 5060 2750 0 0 0 0 0 0 7810

0 0 114.948 60.507 0 0 0 0 0 0 175.455

**R Total** 0 0 17932 10715 0 0 0 0 0 0 28647

0 0 603.844 304.061 0 0 0 0 0 0 907.905

**Total** 0 0 17932 10715 0 0 0 0 0 0 28647

0 0 603.844 304.061 0 0 0 0 0 0 907.905

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 100.6 11.2 0.0 0.0 0.0 0.0 0.0 0.0 132.048

Travel R 0.0 0.0 191.3 90.0 0.0 0.0 0.0 0.0 0.0 0.0 352.315

**R Total** 0.0 0.0 291.9 101.2 0.0 0.0 0.0 0.0 0.0 0.0 484.363

**Total** 0.0 0.0 291.9 101.2 0.0 0.0 0.0 0.0 0.0 0.0 484.363

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 957 435 0 0 0 0 0 0 1392

Page 23 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:48 PM

**WBS** 3.5.1.1.3.1 **Description:** Verify MDT Mechanical Integrity -
Phase II

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structures. This includes making certain that the chambers are
leak-tight, all the mechanical aspects are correct, chambers

within envelop.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

623 0 0 623 407 0 216 0 6.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 2179 1779 0 0 0 0 0 0 3958

0 0 61.884 50.524 0 0 0 0 0 0 112.408

Mechanical Engineer R 0 0 3333 1956 0 0 0 0 0 0 5289

0 0 179.127 66.003 0 0 0 0 0 0 245.130

Technician R 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.64 24.64 0 0 0 0 0 0 49.280

**R Total** 0 0 6392 4615 0 0 0 0 0 0 11007

0 0 265.651 141.167 0 0 0 0 0 0 406.818

**Total** 0 0 6392 4615 0 0 0 0 0 0 11007

0 0 265.651 141.167 0 0 0 0 0 0 406.818

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 49.6 8.1 0.0 0.0 0.0 0.0 0.0 0.0 66.130

Travel R 0.0 0.0 75.0 48.5 0.0 0.0 0.0 0.0 0.0 0.0 149.850

**R Total** 0.0 0.0 124.6 56.6 0.0 0.0 0.0 0.0 0.0 0.0 215.980

**Total** 0.0 0.0 124.6 56.6 0.0 0.0 0.0 0.0 0.0 0.0 215.980

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 408 215 0 0 0 0 0 0 623

Page 24 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:49 PM

**WBS** 3.5.1.1.3.1.1 **Description:** Michigan - Phase II

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to verify mechanical aspects (leak tight,
etc.) of MDT chambers following installation on support

structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

195 0 0 195 142 0 53 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 1779 1779 0 0 0 0 0 0 3558

0 0 50.524 50.524 0 0 0 0 0 0 101.048

Mechanical Engineer R 0 0 693 196 0 0 0 0 0 0 889

0 0 31.933 9.032 0 0 0 0 0 0 40.965

**R Total** 0 0 2472 1975 0 0 0 0 0 0 4447

0 0 82.457 59.556 0 0 0 0 0 0 142.013

**Total** 0 0 2472 1975 0 0 0 0 0 0 4447

0 0 82.457 59.556 0 0 0 0 0 0 142.013

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 25.6 1.1 0.0 0.0 0.0 0.0 0.0 0.0 33.642

Travel R 0.0 0.0 12.0 3.5 0.0 0.0 0.0 0.0 0.0 0.0 19.530

**R Total** 0.0 0.0 37.6 4.6 0.0 0.0 0.0 0.0 0.0 0.0 53.172

**Total** 0.0 0.0 37.6 4.6 0.0 0.0 0.0 0.0 0.0 0.0 53.172

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 130 65 0 0 0 0 0 0 195

Page 25 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:51 PM

**WBS** 3.5.1.1.3.1.2 **Description:** U. Washington/Seattle - Phase II

**Institution :** University of Washington **Contact** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of MDT
chambers following installation on support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

157 0 0 157 85 0 72 0 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 880 1760 0 0 0 0 0 0 2640

0 0 28.486 56.971 0 0 0 0 0 0 85.457

**R Total** 0 0 880 1760 0 0 0 0 0 0 2640

0 0 28.486 56.971 0 0 0 0 0 0 85.457

**Total** 0 0 880 1760 0 0 0 0 0 0 2640

0 0 28.486 56.971 0 0 0 0 0 0 85.457

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 4.488

Travel R 0.0 0.0 15.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 67.320

**R Total** 0.0 0.0 16.0 32.0 0.0 0.0 0.0 0.0 0.0 0.0 71.808

**Total** 0.0 0.0 16.0 32.0 0.0 0.0 0.0 0.0 0.0 0.0 71.808

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 105 0 0 0 0 0 0 157

Page 26 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:52 PM

**WBS** 3.5.1.1.3.1.3 **Description:** Boston University - Phase II

**Institution :** Boston U. **Contact** Bing Zhou

Cost of labor and materials to verify the mechanical aspects of MDT
chambers following installation on support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

164 0 0 164 119 0 45 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 1760 0 0 0 0 0 0 0 1760

0 0 118.708 0 0 0 0 0 0 0 118.708

**R Total** 0 0 1760 0 0 0 0 0 0 0 1760

0 0 118.708 0 0 0 0 0 0 0 118.708

**Total** 0 0 1760 0 0 0 0 0 0 0 1760

0 0 118.708 0 0 0 0 0 0 0 118.708

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.000

Travel R 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.000

**R Total** 0.0 0.0 45.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 45.000

**Total** 0.0 0.0 45.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 45.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 164 0 0 0 0 0 0 0 164

Page 27 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:54 PM

**WBS** 3.5.1.1.3.1.4 **Description:** Harvard - Phase II

**Institution :** Harvard U. **Contact** Bing Zhou

Material and labor to support Harvard personnel at CERN for MDT
mechanical - Phase II work

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

91 0 0 91 49 0 42 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.64 24.64 0 0 0 0 0 0 49.280

**R Total** 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.64 24.64 0 0 0 0 0 0 49.280

**Total** 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.64 24.64 0 0 0 0 0 0 49.280

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 7.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 12.000

Travel R 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 30.000

**R Total** 0.0 0.0 22.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 42.000

**Total** 0.0 0.0 22.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 42.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 47 45 0 0 0 0 0 0 91

Page 28 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:56 PM

**WBS** 3.5.1.1.3.1.5 **Description:** MIT - Phase II

**Institution :** Massachusette Institute of Technology **Contact** Bing
Zhou

Cost of labor and materials for MIT personnel to work on mechanical
commissioning of MDT chambers following their

installation on support elements above the pit.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 11 0 4 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**R Total** 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**Total** 0 0 400 0 0 0 0 0 0 0 400

0 0 11.36 0 0 0 0 0 0 0 11.360

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.000

Travel R 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.000

**R Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.000

**Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 15 0 0 0 0 0 0 0 15

Page 29 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:57 PM

**WBS** 3.5.1.1.3.2 **Description:** Verify MDT Chamber Electronics -
Phase II

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
operational on chamber support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

609 0 0 609 413 0 197 0 8.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 1320 390 0 0 0 0 0 0 1710

0 0 66.95 17.971 0 0 0 0 0 0 84.921

Gen Lab R 0 0 3840 3840 0 0 0 0 0 0 7680

0 0 109.056 109.056 0 0 0 0 0 0 218.112

Technician R 0 0 3300 1870 0 0 0 0 0 0 5170

0 0 73.694 35.867 0 0 0 0 0 0 109.561

**R Total** 0 0 8460 6100 0 0 0 0 0 0 14560

0 0 249.7 162.894 0 0 0 0 0 0 412.594

**Total** 0 0 8460 6100 0 0 0 0 0 0 14560

0 0 249.7 162.894 0 0 0 0 0 0 412.594

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 35.0 3.1 0.0 0.0 0.0 0.0 0.0 0.0 47.178

Travel R 0.0 0.0 78.8 41.5 0.0 0.0 0.0 0.0 0.0 0.0 149.500

**R Total** 0.0 0.0 113.8 44.6 0.0 0.0 0.0 0.0 0.0 0.0 196.678

**Total** 0.0 0.0 113.8 44.6 0.0 0.0 0.0 0.0 0.0 0.0 196.678

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 389 221 0 0 0 0 0 0 609

Page 30 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:09:59 PM

**WBS** 3.5.1.1.3.2.1 **Description:** Michigan - Phase II

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

485 0 0 485 343 0 142 0 7.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 880 390 0 0 0 0 0 0 1270

0 0 40.55 17.971 0 0 0 0 0 0 58.521

Gen Lab R 0 0 3840 3840 0 0 0 0 0 0 7680

0 0 109.056 109.056 0 0 0 0 0 0 218.112

Technician R 0 0 1760 1760 0 0 0 0 0 0 3520

0 0 33.229 33.229 0 0 0 0 0 0 66.458

**R Total** 0 0 6480 5990 0 0 0 0 0 0 12470

0 0 182.835 160.256 0 0 0 0 0 0 343.091

**Total** 0 0 6480 5990 0 0 0 0 0 0 12470

0 0 182.835 160.256 0 0 0 0 0 0 343.091

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 29.0 2.1 0.0 0.0 0.0 0.0 0.0 0.0 39.186

Travel R 0.0 0.0 45.0 36.5 0.0 0.0 0.0 0.0 0.0 0.0 102.690

**R Total** 0.0 0.0 74.0 38.6 0.0 0.0 0.0 0.0 0.0 0.0 141.876

**Total** 0.0 0.0 74.0 38.6 0.0 0.0 0.0 0.0 0.0 0.0 141.876

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 276 209 0 0 0 0 0 0 485

Page 31 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:00 PM

**WBS** 3.5.1.1.3.2.2 **Description:** U. Washington/Seattle - Phase II

**Institution :** University of Washington **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

46 0 0 46 18 0 27 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 660 110 0 0 0 0 0 0 770

0 0 15.825 2.638 0 0 0 0 0 0 18.463

**R Total** 0 0 660 110 0 0 0 0 0 0 770

0 0 15.825 2.638 0 0 0 0 0 0 18.463

**Total** 0 0 660 110 0 0 0 0 0 0 770

0 0 15.825 2.638 0 0 0 0 0 0 18.463

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 2.992

Travel R 0.0 0.0 11.3 5.0 0.0 0.0 0.0 0.0 0.0 0.0 24.310

**R Total** 0.0 0.0 12.3 6.0 0.0 0.0 0.0 0.0 0.0 0.0 27.302

**Total** 0.0 0.0 12.3 6.0 0.0 0.0 0.0 0.0 0.0 0.0 27.302

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 34 12 0 0 0 0 0 0 46

Page 32 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:02 PM

**WBS** 3.5.1.1.3.2.3 **Description:** Boston - Phase II

**Institution :** Boston U. **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 33 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:03 PM

**WBS** 3.5.1.1.3.2.4 **Description:** Harvard - Phase II

**Institution :** Harvard U. **Contact** Bing Zhou

Cost of labor and materials to verify electronics of MDT chambers
following installation on support structures.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

79 0 0 79 51 0 28 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 440 0 0 0 0 0 0 0 440

0 0 26.4 0 0 0 0 0 0 0 26.400

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 24.64 0 0 0 0 0 0 0 24.640

**R Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 51.04 0 0 0 0 0 0 0 51.040

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 51.04 0 0 0 0 0 0 0 51.040

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.000

Travel R 0.0 0.0 22.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 22.500

**R Total** 0.0 0.0 27.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 27.500

**Total** 0.0 0.0 27.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 27.500

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 79 0 0 0 0 0 0 0 79

Page 34 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:05 PM

**WBS** 3.5.1.1.3.3 **Description:** BW Single Sector Test

**Institution :** **Contact** F. Taylor

Cost of labor and materials to perform a single sector Phase II
commissioning test. Cables, gas lines, chambers and

alignment fixtures are pre-installed on BW sector and commissioned.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

160 0 0 160 88 0 72 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 0 0 0 0 0 0 0 880

0 0 24.992 0 0 0 0 0 0 0 24.992

Mechanical Engineer R 0 0 1320 0 0 0 0 0 0 0 1320

0 0 46.887 0 0 0 0 0 0 0 46.887

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 16.614 0 0 0 0 0 0 0 16.614

**R Total** 0 0 3080 0 0 0 0 0 0 0 3080

0 0 88.493 0 0 0 0 0 0 0 88.493

**Total** 0 0 3080 0 0 0 0 0 0 0 3080

0 0 88.493 0 0 0 0 0 0 0 88.493

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.740

Travel R 0.0 0.0 37.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 52.965

**R Total** 0.0 0.0 53.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 71.705

**Total** 0.0 0.0 53.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 71.705

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 160 0 0 0 0 0 0 0 160

Page 35 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:06 PM

**WBS** 3.5.1.1.3.3.1 **Description:** Brandeis - BW Single Sector Test

**Institution :** Brandeis Univesity **Contact** F. Taylor

Cost of material and labor at Brandeis University to conduct single
sector test of BW.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

65 0 0 65 43 0 22 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 0 0 0 0 0 0 0 880

0 0 24.992 0 0 0 0 0 0 0 24.992

Mechanical Engineer R 0 0 440 0 0 0 0 0 0 0 440

0 0 18.401 0 0 0 0 0 0 0 18.401

**R Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 43.393 0 0 0 0 0 0 0 43.393

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 43.393 0 0 0 0 0 0 0 43.393

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.000

Travel R 0.0 0.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.625

**R Total** 0.0 0.0 17.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.625

**Total** 0.0 0.0 17.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.625

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 65 0 0 0 0 0 0 0 65

Page 36 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:08 PM

**WBS** 3.5.1.1.3.3.2 **Description:** Michigan - BW Single Sector Test

**Institution :** U. of Michigan **Contact** F. Taylor

Cost of material and labor at University of Michigan to conduct single
sector test of BW.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 17 0 20 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 16.614 0 0 0 0 0 0 0 16.614

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 16.614 0 0 0 0 0 0 0 16.614

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 16.614 0 0 0 0 0 0 0 16.614

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.260

Travel R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.900

**R Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 20.160

**Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 20.160

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 37 0 0 0 0 0 0 0 37

Page 37 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:09 PM

**WBS** 3.5.1.1.3.3.3 **Description:** U. Washington/Seattle - BW Sector
Test

**Institution :** University of Washington **Contact** F. Taylor

Cost of material and labor at University of Washington to conduct single
sector test of BW.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

58 0 0 58 28 0 30 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.486 0 0 0 0 0 0 0 28.486

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.480

Travel R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 22.440

**R Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 29.920

**Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 29.920

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 58 0 0 0 0 0 0 0 58

Page 38 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:11 PM

**WBS** 3.5.1.1.4 **Description:** Pre-Operations of MDT Chambers -
Phase III

**Institution :** **Contact** F. Taylor

Phase-III Costs of labor and materials to certify that US MDT chambers
are operational on chamber support structures after

they have been moved to the ATLAS cavern.This includes gas system,
readout system, alignment system and chamber

sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2114 0 0 2114 1438 0 676 0 21.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 2640 2640 0 0 0 0 5280

0 0 0 0 132 132 0 0 0 0 264.000

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 21.806 21.806 0 0 0 0 43.612

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 0 440 2200 0 0 0 0 2640

0 0 0 0 14.243 132.951 0 0 0 0 147.194

Technician MR 0 0 0 0 3520 2640 0 0 0 0 6160

0 0 0 0 96.94 65.894 0 0 0 0 162.834

**MR Total** 0 0 0 0 8800 9680 0 0 0 0 18480

0 0 0 0 314.973 402.635 0 0 0 0 717.608

Computer Professional R 0 0 0 1000 880 0 0 0 0 0 1880

0 0 0 50 44 0 0 0 0 0 94.000

Electrical Engineer R 0 0 0 220 220 0 0 0 0 0 440

0 0 0 11.669 11.669 0 0 0 0 0 23.338

Gen Lab R 0 0 0 6840 1640 0 0 0 0 0 8480

0 0 0 194.256 46.576 0 0 0 0 0 240.832

Mechanical Engineer R 0 0 0 2460 1870 0 0 0 0 0 4330

0 0 0 147.982 123.308 0 0 0 0 0 271.290

Technician R 0 0 0 1760 1615 0 0 0 0 0 3375

0 0 0 49.28 41.207 0 0 0 0 0 90.487

**R Total** 0 0 0 12280 6225 0 0 0 0 0 18505

0 0 0 453.187 266.76 0 0 0 0 0 719.947

**Total** 0 0 0 12280 15025 9680 0 0 0 0 36985

0 0 0 453.187 581.733 402.635 0 0 0 0 1437.555

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 42.0 24.5 0.0 0.0 0.0 0.0 77.700

Page 39 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:12 PM

Travel MR 0.0 0.0 0.0 0.0 168.0 153.0 0.0 0.0 0.0 0.0 367.080

**MR Total** 0.0 0.0 0.0 0.0 210.0 177.5 0.0 0.0 0.0 0.0 444.780

Other R 0.0 0.0 0.0 22.0 13.3 0.0 0.0 0.0 0.0 0.0 38.680

Travel R 0.0 0.0 0.0 90.4 83.0 0.0 0.0 0.0 0.0 0.0 192.530

**R Total** 0.0 0.0 0.0 112.4 96.3 0.0 0.0 0.0 0.0 0.0 231.210

**Total** 0.0 0.0 0.0 112.4 306.3 177.5 0.0 0.0 0.0 0.0 675.990

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 578 928 607 0 0 0 0 2114

Page 40 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:12 PM

**WBS** 3.5.1.1.4.1 **Description:** Verify MDT Mechanical Integrity -
Phase III

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1063 0 0 1063 748 0 315 0 10.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Mechanical Engineer MR 0 0 0 0 440 2200 0 0 0 0 2640

0 0 0 0 14.243 132.951 0 0 0 0 147.194

Technician MR 0 0 0 0 2640 1760 0 0 0 0 4400

0 0 0 0 72.3 41.254 0 0 0 0 113.554

**MR Total** 0 0 0 0 4840 5720 0 0 0 0 10560

0 0 0 0 136.527 224.189 0 0 0 0 360.716

Gen Lab R 0 0 0 2900 1200 0 0 0 0 0 4100

0 0 0 82.36 34.08 0 0 0 0 0 116.440

Mechanical Engineer R 0 0 0 2460 1870 0 0 0 0 0 4330

0 0 0 147.982 123.308 0 0 0 0 0 271.290

**R Total** 0 0 0 5360 3070 0 0 0 0 0 8430

0 0 0 230.342 157.388 0 0 0 0 0 387.730

**Total** 0 0 0 5360 7910 5720 0 0 0 0 18990

0 0 0 230.342 293.915 224.189 0 0 0 0 748.446

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 17.0 14.5 0.0 0.0 0.0 0.0 37.500

Travel MR 0.0 0.0 0.0 0.0 90.0 75.0 0.0 0.0 0.0 0.0 187.680

**MR Total** 0.0 0.0 0.0 0.0 107.0 89.5 0.0 0.0 0.0 0.0 225.180

Other R 0.0 0.0 0.0 6.0 1.0 0.0 0.0 0.0 0.0 0.0 7.000

Travel R 0.0 0.0 0.0 42.0 32.5 0.0 0.0 0.0 0.0 0.0 82.475

**R Total** 0.0 0.0 0.0 48.0 33.5 0.0 0.0 0.0 0.0 0.0 89.475

**Total** 0.0 0.0 0.0 48.0 140.5 89.5 0.0 0.0 0.0 0.0 314.655

Page 41 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:14 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 285 450 328 0 0 0 0 1063

Page 42 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:14 PM

**WBS** 3.5.1.1.4.1.1 **Description:** Brandeis University - Phase III

**Institution :** Brandeis Univesity **Contact** F. Taylor

Cost of labor (\'General\') and materials to verify that the mechanical
aspects of the US MDT chambers are operational on

support structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

280 0 0 280 250 0 29 0 4.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

**MR Total** 0 0 0 0 1760 1760 0 0 0 0 3520

0 0 0 0 49.984 49.984 0 0 0 0 99.968

Gen Lab R 0 0 0 2900 1200 0 0 0 0 0 4100

0 0 0 82.36 34.08 0 0 0 0 0 116.440

Mechanical Engineer R 0 0 0 700 110 0 0 0 0 0 810

0 0 0 29.274 4.6 0 0 0 0 0 33.874

**R Total** 0 0 0 3600 1310 0 0 0 0 0 4910

0 0 0 111.634 38.68 0 0 0 0 0 150.314

**Total** 0 0 0 3600 3070 1760 0 0 0 0 8430

0 0 0 111.634 88.664 49.984 0 0 0 0 250.282

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 1.0 0.0 0.0 0.0 0.0 0.0 7.000

Travel R 0.0 0.0 0.0 12.0 2.5 0.0 0.0 0.0 0.0 0.0 22.475

**R Total** 0.0 0.0 0.0 18.0 3.5 0.0 0.0 0.0 0.0 0.0 29.475

**Total** 0.0 0.0 0.0 18.0 3.5 0.0 0.0 0.0 0.0 0.0 29.475

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 136 94 50 0 0 0 0 280

Page 43 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:16 PM

**WBS** 3.5.1.1.4.1.2 **Description:** Boston University - Phase III

**Institution :** Boston U. **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

530 0 0 530 387 0 143 0 3.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer MR 0 0 0 0 0 1760 0 0 0 0 1760

0 0 0 0 0 118.708 0 0 0 0 118.708

Technician MR 0 0 0 0 880 0 0 0 0 0 880

0 0 0 0 31.046 0 0 0 0 0 31.046

**MR Total** 0 0 0 0 880 1760 0 0 0 0 2640

0 0 0 0 31.046 118.708 0 0 0 0 149.754

Mechanical Engineer R 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 118.708 118.708 0 0 0 0 0 237.416

**R Total** 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 118.708 118.708 0 0 0 0 0 237.416

**Total** 0 0 0 1760 2640 1760 0 0 0 0 6160

0 0 0 118.708 149.754 118.708 0 0 0 0 387.170

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 2.5 0.0 0.0 0.0 0.0 7.500

Travel MR 0.0 0.0 0.0 0.0 45.0 30.0 0.0 0.0 0.0 0.0 75.000

**MR Total** 0.0 0.0 0.0 0.0 50.0 32.5 0.0 0.0 0.0 0.0 82.500

Travel R 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0 60.000

**R Total** 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0 60.000

**Total** 0.0 0.0 0.0 30.0 80.0 32.5 0.0 0.0 0.0 0.0 142.500

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 44 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:17 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 149 230 151 0 0 0 0 530

Page 45 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:17 PM

**WBS** 3.5.1.1.4.1.3 **Description:** Harvard University - Phase III

**Institution :** Harvard U. **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

89 0 0 89 49 0 40 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 24.64 24.64 0 0 0 0 49.280

**MR Total** 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 24.64 24.64 0 0 0 0 49.280

**Total** 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 24.64 24.64 0 0 0 0 49.280

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 10.000

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0 30.000

**MR Total** 0.0 0.0 0.0 0.0 20.0 20.0 0.0 0.0 0.0 0.0 40.000

**Total** 0.0 0.0 0.0 0.0 20.0 20.0 0.0 0.0 0.0 0.0 40.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 45 45 0 0 0 0 89

Page 46 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:19 PM

**WBS** 3.5.1.1.4.1.4 **Description:** Michigan - Phase III

**Institution :** U. of Michigan **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

76 0 0 76 33 0 43 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 16.614 16.614 0 0 0 0 33.228

**MR Total** 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 16.614 16.614 0 0 0 0 33.228

**Total** 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 16.614 16.614 0 0 0 0 33.228

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 2.0 2.0 0.0 0.0 0.0 0.0 5.040

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0 37.800

**MR Total** 0.0 0.0 0.0 0.0 17.0 17.0 0.0 0.0 0.0 0.0 42.840

**Total** 0.0 0.0 0.0 0.0 17.0 17.0 0.0 0.0 0.0 0.0 42.840

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 38 38 0 0 0 0 76

Page 47 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:20 PM

**WBS** 3.5.1.1.4.1.5 **Description:** U. Washington - Phase III

**Institution :** University of Washington **Contact** F. Taylor

Cost of labor and materials to verify that the mechanical aspects of the
US MDT chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

88 0 0 88 28 0 60 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer MR 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 14.243 14.243 0 0 0 0 28.486

**MR Total** 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 14.243 14.243 0 0 0 0 28.486

**Total** 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 14.243 14.243 0 0 0 0 28.486

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 14.960

Travel MR 0.0 0.0 0.0 0.0 15.0 15.0 0.0 0.0 0.0 0.0 44.880

**MR Total** 0.0 0.0 0.0 0.0 20.0 20.0 0.0 0.0 0.0 0.0 59.840

**Total** 0.0 0.0 0.0 0.0 20.0 20.0 0.0 0.0 0.0 0.0 59.840

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 44 44 0 0 0 0 88

Page 48 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:22 PM

**WBS** 3.5.1.1.4.2 **Description:** Verify MDT Chamber Electronics -
Phase III

**Institution :** **Contact** F. Taylor

Cost of labor and materials to verify that MDT chamber electronics is
operational on chamber support structures after move

to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1050 0 0 1050 689 0 361 0 10.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 2640 2640 0 0 0 0 5280

0 0 0 0 132 132 0 0 0 0 264.000

Electrical Engineer MR 0 0 0 0 440 440 0 0 0 0 880

0 0 0 0 21.806 21.806 0 0 0 0 43.612

Technician MR 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 24.64 24.64 0 0 0 0 49.280

**MR Total** 0 0 0 0 3960 3960 0 0 0 0 7920

0 0 0 0 178.446 178.446 0 0 0 0 356.892

Computer Professional R 0 0 0 1000 880 0 0 0 0 0 1880

0 0 0 50 44 0 0 0 0 0 94.000

Electrical Engineer R 0 0 0 220 220 0 0 0 0 0 440

0 0 0 11.669 11.669 0 0 0 0 0 23.338

Gen Lab R 0 0 0 3940 440 0 0 0 0 0 4380

0 0 0 111.896 12.496 0 0 0 0 0 124.392

Technician R 0 0 0 1760 1615 0 0 0 0 0 3375

0 0 0 49.28 41.207 0 0 0 0 0 90.487

**R Total** 0 0 0 6920 3155 0 0 0 0 0 10075

0 0 0 222.845 109.372 0 0 0 0 0 332.217

**Total** 0 0 0 6920 7115 3960 0 0 0 0 17995

0 0 0 222.845 287.818 178.446 0 0 0 0 689.109

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 25.0 10.0 0.0 0.0 0.0 0.0 40.200

Travel MR 0.0 0.0 0.0 0.0 78.0 78.0 0.0 0.0 0.0 0.0 179.400

**MR Total** 0.0 0.0 0.0 0.0 103.0 88.0 0.0 0.0 0.0 0.0 219.600

Other R 0.0 0.0 0.0 16.0 12.3 0.0 0.0 0.0 0.0 0.0 31.680

Travel R 0.0 0.0 0.0 48.4 50.5 0.0 0.0 0.0 0.0 0.0 110.055

**R Total** 0.0 0.0 0.0 64.4 62.8 0.0 0.0 0.0 0.0 0.0 141.735

Page 49 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:23 PM

**Total** 0.0 0.0 0.0 64.4 165.8 88.0 0.0 0.0 0.0 0.0 361.335

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 293 478 279 0 0 0 0 1050

Page 50 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:23 PM

**WBS** 3.5.1.1.4.2.1 **Description:** Harvard University - Phase III

**Institution :** Harvard U. **Contact** F. Taylor

Cost of labor and materials to perform Phase III commissioning of MDT
electronics in pit.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

434 0 0 434 282 0 152 0 5.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 0 110 110 0 0 0 0 220

0 0 0 0 6.6 6.6 0 0 0 0 13.200

Technician MR 0 0 0 0 880 880 0 0 0 0 1760

0 0 0 0 24.64 24.64 0 0 0 0 49.280

**MR Total** 0 0 0 0 990 990 0 0 0 0 1980

0 0 0 0 31.24 31.24 0 0 0 0 62.480

Electrical Engineer R 0 0 0 110 110 0 0 0 0 0 220

0 0 0 6.6 6.6 0 0 0 0 0 13.200

Gen Lab R 0 0 0 3940 440 0 0 0 0 0 4380

0 0 0 111.896 12.496 0 0 0 0 0 124.392

Technician R 0 0 0 1760 1175 0 0 0 0 0 2935

0 0 0 49.28 32.9 0 0 0 0 0 82.180

**R Total** 0 0 0 5810 1725 0 0 0 0 0 7535

0 0 0 167.776 51.996 0 0 0 0 0 219.772

**Total** 0 0 0 5810 2715 990 0 0 0 0 9515

0 0 0 167.776 83.236 31.24 0 0 0 0 282.252

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 15.000

Travel MR 0.0 0.0 0.0 0.0 33.0 33.0 0.0 0.0 0.0 0.0 66.000

**MR Total** 0.0 0.0 0.0 0.0 43.0 38.0 0.0 0.0 0.0 0.0 81.000

Other R 0.0 0.0 0.0 11.0 4.3 0.0 0.0 0.0 0.0 0.0 15.300

Travel R 0.0 0.0 0.0 31.9 24.0 0.0 0.0 0.0 0.0 0.0 55.875

**R Total** 0.0 0.0 0.0 42.9 28.3 0.0 0.0 0.0 0.0 0.0 71.175

**Total** 0.0 0.0 0.0 42.9 71.3 38.0 0.0 0.0 0.0 0.0 152.175

Page 51 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:25 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 211 155 69 0 0 0 0 434

Page 52 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:25 PM

**WBS** 3.5.1.1.4.2.2 **Description:** Michigan - Phase III

**Institution :** U. of Michigan **Contact** F. Taylor

Cost of labor and materials needed to perform Phase III commissioning of
MDT electronics in pit.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

616 0 0 616 407 0 209 0 4.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 2640 2640 0 0 0 0 5280

0 0 0 0 132 132 0 0 0 0 264.000

Electrical Engineer MR 0 0 0 0 330 330 0 0 0 0 660

0 0 0 0 15.206 15.206 0 0 0 0 30.412

**MR Total** 0 0 0 0 2970 2970 0 0 0 0 5940

0 0 0 0 147.206 147.206 0 0 0 0 294.412

Computer Professional R 0 0 0 1000 880 0 0 0 0 0 1880

0 0 0 50 44 0 0 0 0 0 94.000

Electrical Engineer R 0 0 0 110 110 0 0 0 0 0 220

0 0 0 5.069 5.069 0 0 0 0 0 10.138

Technician R 0 0 0 0 440 0 0 0 0 0 440

0 0 0 0 8.307 0 0 0 0 0 8.307

**R Total** 0 0 0 1110 1430 0 0 0 0 0 2540

0 0 0 55.069 57.376 0 0 0 0 0 112.445

**Total** 0 0 0 1110 4400 2970 0 0 0 0 8480

0 0 0 55.069 204.582 147.206 0 0 0 0 406.857

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 15.0 5.0 0.0 0.0 0.0 0.0 25.200

Travel MR 0.0 0.0 0.0 0.0 45.0 45.0 0.0 0.0 0.0 0.0 113.400

**MR Total** 0.0 0.0 0.0 0.0 60.0 50.0 0.0 0.0 0.0 0.0 138.600

Other R 0.0 0.0 0.0 5.0 8.0 0.0 0.0 0.0 0.0 0.0 16.380

Travel R 0.0 0.0 0.0 16.5 26.5 0.0 0.0 0.0 0.0 0.0 54.180

**R Total** 0.0 0.0 0.0 21.5 34.5 0.0 0.0 0.0 0.0 0.0 70.560

**Total** 0.0 0.0 0.0 21.5 94.5 50.0 0.0 0.0 0.0 0.0 209.160

Page 53 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:27 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 82 324 210 0 0 0 0 616

Page 54 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:27 PM

**WBS** 3.5.1.2 **Description:** MDT Operations (Beam On)

**Institution :** Composite U. **Contact** F. Taylor

Cost of labor and materials to maintain and operate the MDT Endcap
chamber system. This includes Phase IV

Commissioning with first beam and beyond.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1099 0 0 1099 842 0 258 0 17.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176 904

0 0 0 0 0 15.6 13.728 13.728 13.728 13.728 70.512

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880 12320

0 0 0 0 0 132 13.2 13.2 13.2 13.2 184.800

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220 2640

0 0 0 0 0 52.8 6.6 6.6 6.6 6.6 79.200

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176 1188

0 0 0 0 0 34.32 17.16 13.728 13.728 13.728 92.664

**B/I Total** 0 0 0 0 0 11200 1496 1452 1452 1452 17052

0 0 0 0 0 234.72 50.688 47.256 47.256 47.256 427.176

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350 1925

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128 88.704

Gen Lab R 0 0 0 0 660 880 880 880 880 880 5060

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992 143.704

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350 1970

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637 82.385

Technician R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614 99.684

**R Total** 0 0 0 0 1935 2460 2460 2460 2460 2460 14235

0 0 0 0 52.622 72.371 72.371 72.371 72.371 72.371 414.477

**Total** 0 0 0 0 1935 13660 3956 3912 3912 3912 31287

0 0 0 0 52.622 307.091 123.059 119.627 119.627 119.627 841.653

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 8.0 7.0 7.0 7.0 7.0 7.0 48.590

Travel R 0.0 0.0 0.0 0.0 23.0 27.0 27.0 27.0 27.0 27.0 209.230

**R Total** 0.0 0.0 0.0 0.0 31.0 34.0 34.0 34.0 34.0 34.0 257.820

**Total** 0.0 0.0 0.0 0.0 31.0 34.0 34.0 34.0 34.0 34.0 257.820

Page 55 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:28 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 92 351 167 163 163 163 1099

Page 56 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:28 PM

**WBS** 3.5.1.2.1 **Description:** MDT Mechanical Operations (Beam On)

**Institution :** **Contact** F. Taylor

Cost of labor for operating and maintaining mechanical integrity of MDT
chamber system. This includes the cost of M&S

associated with the gas flow control system, piping, chamber supports,
etc. This covers Phase IV and beyond.

US MDT fraction is 20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 226 0 76 0 4.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 660 880 880 880 880 880 5060

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992 143.704

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350 1970

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637 82.385

**R Total** 0 0 0 0 880 1230 1230 1230 1230 1230 7030

0 0 0 0 27.944 39.629 39.629 39.629 39.629 39.629 226.089

**Total** 0 0 0 0 880 1230 1230 1230 1230 1230 7030

0 0 0 0 27.944 39.629 39.629 39.629 39.629 39.629 226.089

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5 21.500

Travel R 0.0 0.0 0.0 0.0 5.0 6.0 6.0 6.0 6.0 6.0 54.250

**R Total** 0.0 0.0 0.0 0.0 9.0 9.5 9.5 9.5 9.5 9.5 75.750

**Total** 0.0 0.0 0.0 0.0 9.0 9.5 9.5 9.5 9.5 9.5 75.750

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 40 52 52 52 52 52 302

Page 57 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:30 PM

**WBS** 3.5.1.2.1.1 **Description:** Brandeis University

**Institution :** Brandeis Univesity **Contact** F. Taylor

Cost of materials and labor needed to keep mechanical aspects of US
chambers and alignment components operational

during beam-on time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 226 0 76 0 4.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 660 880 880 880 880 880 5060

0 0 0 0 18.744 24.992 24.992 24.992 24.992 24.992 143.704

Mechanical Engineer R 0 0 0 0 220 350 350 350 350 350 1970

0 0 0 0 9.2 14.637 14.637 14.637 14.637 14.637 82.385

**R Total** 0 0 0 0 880 1230 1230 1230 1230 1230 7030

0 0 0 0 27.944 39.629 39.629 39.629 39.629 39.629 226.089

**Total** 0 0 0 0 880 1230 1230 1230 1230 1230 7030

0 0 0 0 27.944 39.629 39.629 39.629 39.629 39.629 226.089

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5 21.500

Travel R 0.0 0.0 0.0 0.0 5.0 6.0 6.0 6.0 6.0 6.0 54.250

**R Total** 0.0 0.0 0.0 0.0 9.0 9.5 9.5 9.5 9.5 9.5 75.750

**Total** 0.0 0.0 0.0 0.0 9.0 9.5 9.5 9.5 9.5 9.5 75.750

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 40 52 52 52 52 52 302

Page 58 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:31 PM

**WBS** 3.5.1.2.2 **Description:** MDT Electronics Operations (Beam On)

**Institution :** **Contact** F. Taylor

Cost of labor and materials for maintaining the MDT electronics - Phase
IV (initial beam) and beyond.

This involves LV and HV power supplies, as well as HV and signal HH
cards, and mezzanine **Details of Estimate:**

cards. This is roughly 20 % of the ATLAS total for the HV and signal
cards - but 100 % of the ATLAS total for CSM and

mezzanine cards (US design and responsibility - respectively).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

370 0 0 370 188 0 182 0 4.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350 1925

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128 88.704

Technician R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614 99.684

**R Total** 0 0 0 0 1055 1230 1230 1230 1230 1230 7205

0 0 0 0 24.678 32.742 32.742 32.742 32.742 32.742 188.388

**Total** 0 0 0 0 1055 1230 1230 1230 1230 1230 7205

0 0 0 0 24.678 32.742 32.742 32.742 32.742 32.742 188.388

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5 27.090

Travel R 0.0 0.0 0.0 0.0 18.0 21.0 21.0 21.0 21.0 21.0 154.980

**R Total** 0.0 0.0 0.0 0.0 22.0 24.5 24.5 24.5 24.5 24.5 182.070

**Total** 0.0 0.0 0.0 0.0 22.0 24.5 24.5 24.5 24.5 24.5 182.070

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 52 64 64 64 64 64 370

Page 59 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:33 PM

**WBS** 3.5.1.2.2.1 **Description:** Michigan

**Institution :** U. of Michigan **Contact** F. Taylor

Cost of labor and materials needed to keep electronics of US chambers
operational.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

370 0 0 370 188 0 182 0 4.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 175 350 350 350 350 350 1925

0 0 0 0 8.064 16.128 16.128 16.128 16.128 16.128 88.704

Technician R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 16.614 16.614 16.614 16.614 16.614 16.614 99.684

**R Total** 0 0 0 0 1055 1230 1230 1230 1230 1230 7205

0 0 0 0 24.678 32.742 32.742 32.742 32.742 32.742 188.388

**Total** 0 0 0 0 1055 1230 1230 1230 1230 1230 7205

0 0 0 0 24.678 32.742 32.742 32.742 32.742 32.742 188.388

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.0 3.5 3.5 3.5 3.5 3.5 27.090

Travel R 0.0 0.0 0.0 0.0 18.0 21.0 21.0 21.0 21.0 21.0 154.980

**R Total** 0.0 0.0 0.0 0.0 22.0 24.5 24.5 24.5 24.5 24.5 182.070

**Total** 0.0 0.0 0.0 0.0 22.0 24.5 24.5 24.5 24.5 24.5 182.070

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 52 64 64 64 64 64 370

Page 60 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:34 PM

**WBS** 3.5.1.3 **Description:** MDT Maintenance (Beam Off)

**Institution :** **Contact** F. Taylor

Cost of labor and materials to repair and maintain the MDT system during
beam off times.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

336 0 0 336 208 0 128 0 5.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

Technician R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**R Total** 0 0 0 0 0 1760 1760 1760 1760 1760 8800

0 0 0 0 0 41.606 41.606 41.606 41.606 41.606 208.030

**Total** 0 0 0 0 0 1760 1760 1760 1760 1760 8800

0 0 0 0 0 41.606 41.606 41.606 41.606 41.606 208.030

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 33.900

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 94.500

**R Total** 0.0 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 128.400

**Total** 0.0 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 128.400

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 67 67 67 67 67 336

Page 61 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:36 PM

**WBS** 3.5.1.3.1 **Description:** MDT Mechanical Maintenance (Beam Off)

**Institution :** **Contact** F. Taylor

Included are labor and M&S to maintain and repair mechanical parts of
the MDT Endcap chambers. Such items as the cost

of repairing a leaking chamber are covered. Work performed during beam
off periods.

Assume beam off for 4 months per year (winter). 1 FTE-year is 3 FTE
during beam off period.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

140 0 0 140 125 0 15 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**R Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**R Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 28 28 28 28 28 140

Page 62 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:37 PM

**WBS** 3.5.1.3.1.1 **Description:** Brandeis University - Beam Off

**Institution :** Brandeis Univesity **Contact** F. Taylor

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

140 0 0 140 125 0 15 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**R Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 24.992 24.992 24.992 24.992 24.992 124.960

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**R Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 28 28 28 28 28 140

Page 63 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:39 PM

**WBS** 3.5.1.3.2 **Description:** MDT Electronics Maintenance (Beam
Off)

**Institution :** **Contact** F. Taylor

Cost of labor and materials to maintain and repair the MDT electronics
during beam off time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

196 0 0 196 83 0 113 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**R Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 18.900

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 94.500

**R Total** 0.0 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 113.400

**Total** 0.0 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 113.400

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 39 39 39 39 39 196

Page 64 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:40 PM

**WBS** 3.5.1.3.2.1 **Description:** Michigan - Beam Off

**Institution :** U. of Michigan **Contact** F. Taylor

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

196 0 0 196 83 0 113 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**R Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**Total** 0 0 0 0 0 880 880 880 880 880 4400

0 0 0 0 0 16.614 16.614 16.614 16.614 16.614 83.070

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 18.900

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 94.500

**R Total** 0.0 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 113.400

**Total** 0.0 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 113.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 39 39 39 39 39 196

Page 65 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:42 PM

**WBS** 3.5.1.4 **Description:** MDT Spares - Mechanical and Electrical

**Institution :** **Contact** F. Taylor

Cost of fabricating and maintaining a spare parts inventory (approx. 5%
of critical parts).

Cost of spare parts - such as broken cables, replacement power supplies,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 0 0 35 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0 35.000

**R Total** 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0 35.000

**Total** 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0 35.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 7 7 7 7 7 35

Page 66 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:43 PM

**WBS** 3.5.1.4.1 **Description:** MDT Mechanical Spares

**Institution :** Harvard U. **Contact** F. Taylor

Included is the cost of maintaining an inventory of replacement parts
for the MDT mechanical systems - such as gas

system components, Faraday Cages, etc.

Cost of small parts - nuts and bolts to keep things together.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 15 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**R Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3 15

Page 67 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:45 PM

**WBS** 3.5.1.4.1.1 **Description:** Harvard University

**Institution :** Harvard U. **Contact** F. Taylor

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 15 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**R Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

**Total** 0.0 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 15.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3 15

Page 68 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:46 PM

**WBS** 3.5.1.4.2 **Description:** MDT Electronics Spares

**Institution :** **Contact** F. Taylor

Cost of maintaining an inventory of electronics spares - including HV
and signal HH cards, Mezzanine cards, CSMs, spare

cables, DCS boxes, HV cables and connectors.

Cost of small electrical things - such as AC cables, connectors,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

20 0 0 20 0 0 20 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

**R Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

**Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 4 4 4 4 4 20

Page 69 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:47 PM

**WBS** 3.5.1.4.2.1 **Description:** Harvard University

**Institution :** Harvard U. **Contact** F. Taylor

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

20 0 0 20 0 0 20 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

**R Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

**Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 20.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 4 4 4 4 4 20

Page 70 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:49 PM

**WBS** 3.5.2 **Description:** CSC Pre-Operations, Operations and
Maintenance

**Institution :** BNL-muon **Contact** V. Polychronakos

Cost of Labor and materials to operate and maintain the Endcap CSC
chamber system.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2457 0 0 2457 1829 0 628 0 21.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176 904

0 0 0 0 0 21.156 18.617 18.617 18.617 18.617 95.624

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880 12320

0 0 0 0 0 310.288 31.029 31.029 31.029 31.029 434.404

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220 2640

0 0 0 0 0 77.572 9.696 9.696 9.696 9.696 116.356

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176 1188

0 0 0 0 0 50.422 25.211 20.169 20.169 20.169 136.140

**B/I Total** 0 0 0 0 0 11200 1496 1452 1452 1452 17052

0 0 0 0 0 459.438 84.553 79.511 79.511 79.511 782.524

Computer Professional MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

Electrical Engineer MR 0 0 0 110 660 330 0 0 0 0 1100

0 0 0 8.356 57.049 28.525 0 0 0 0 93.930

Technician MR 0 0 0 2420 1130 570 0 0 0 0 4120

0 0 0 133.011 64.722 31.155 0 0 0 0 228.888

**MR Total** 0 0 0 2530 2010 1120 0 0 0 0 5660

0 0 0 141.367 131.946 69.855 0 0 0 0 343.168

Electrical Engineer R 0 0 700 550 230 0 0 0 0 0 1480

0 0 56.63 46.965 19.2 0 0 0 0 0 122.795

Gen Lab R 0 0 1720 600 440 550 220 220 220 220 4190

0 0 48.848 17.04 12.496 15.62 6.248 6.248 6.248 6.248 118.996

Technician R 0 0 1770 1520 1726 1056 616 616 616 616 8536

0 0 97.061 79.063 94.423 55.768 33.913 33.913 33.913 33.913 461.967

**R Total** 0 0 4190 2670 2396 1606 836 836 836 836 14206

0 0 202.539 143.068 126.119 71.388 40.161 40.161 40.161 40.161 703.758

**Total** 0 0 4190 5200 4406 13926 2332 2288 2288 2288 36918

0 0 202.539 284.435 258.065 600.681 124.714 119.672 119.672 119.672
1829.450

Page 71 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:50 PM

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 6.0 16.0 7.0 0.0 0.0 0.0 0.0 34.050

Travel MR 0.0 0.0 0.0 45.3 31.3 18.0 0.0 0.0 0.0 0.0 116.177

**MR Total** 0.0 0.0 0.0 51.3 47.3 25.0 0.0 0.0 0.0 0.0 150.227

Other R 0.0 0.0 84.4 13.1 14.1 19.3 18.3 16.3 16.3 16.3 230.156

Travel R 0.0 0.0 50.2 36.5 40.0 20.0 17.0 12.5 12.5 12.5 247.390

**R Total** 0.0 0.0 134.6 49.6 54.1 39.3 35.3 28.8 28.8 28.8 477.546

**Total** 0.0 0.0 134.6 100.9 101.3 64.3 35.3 28.8 28.8 28.8 627.773

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 362 407 381 678 167 154 154 154 2457

Page 72 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:50 PM

**WBS** 3.5.2.1 **Description:** CSC Pre-operations

**Institution :** BNL-muon **Contact** V. Polychronakos

Work related to the mechanical and electrical aspects of pre-operating
the CSC chambers of the U.S. deliverables.

Physicist estimate**Basis of Estimate:**

100% US ATLAS responsibility**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1175 0 0 1175 765 0 410 0 7.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

Electrical Engineer MR 0 0 0 110 660 330 0 0 0 0 1100

0 0 0 8.356 57.049 28.525 0 0 0 0 93.930

Technician MR 0 0 0 2420 1130 570 0 0 0 0 4120

0 0 0 133.011 64.722 31.155 0 0 0 0 228.888

**MR Total** 0 0 0 2530 2010 1120 0 0 0 0 5660

0 0 0 141.367 131.946 69.855 0 0 0 0 343.168

Electrical Engineer R 0 0 700 550 230 0 0 0 0 0 1480

0 0 56.63 46.965 19.2 0 0 0 0 0 122.795

Gen Lab R 0 0 1720 600 0 0 0 0 0 0 2320

0 0 48.848 17.04 0 0 0 0 0 0 65.888

Technician R 0 0 1770 1520 1000 0 0 0 0 0 4290

0 0 97.061 79.063 56.93 0 0 0 0 0 233.054

**R Total** 0 0 4190 2670 1230 0 0 0 0 0 8090

0 0 202.539 143.068 76.13 0 0 0 0 0 421.737

**Total** 0 0 4190 5200 3240 1120 0 0 0 0 13750

0 0 202.539 284.435 208.076 69.855 0 0 0 0 764.905

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 6.0 16.0 7.0 0.0 0.0 0.0 0.0 34.050

Travel MR 0.0 0.0 0.0 45.3 31.3 18.0 0.0 0.0 0.0 0.0 116.177

**MR Total** 0.0 0.0 0.0 51.3 47.3 25.0 0.0 0.0 0.0 0.0 150.227

Other R 0.0 0.0 84.4 13.1 8.3 0.0 0.0 0.0 0.0 0.0 122.636

Travel R 0.0 0.0 50.2 36.5 25.0 0.0 0.0 0.0 0.0 0.0 137.292

**R Total** 0.0 0.0 134.6 49.6 33.3 0.0 0.0 0.0 0.0 0.0 259.928

**Total** 0.0 0.0 134.6 100.9 80.6 25.0 0.0 0.0 0.0 0.0 410.155

Page 73 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:52 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 362 407 306 100 0 0 0 0 1175

Page 74 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:52 PM

**WBS** 3.5.2.1.1 **Description:** Setup of CSC Staging and Test Station

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to setup the CSC test station located in
Bldg. 832 at BNL. Included are engineering costs as

well as materials and labor to setup work stations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

57 0 0 57 18 0 39 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 150 0 0 0 0 0 0 0 150

0 0 11.394 0 0 0 0 0 0 0 11.394

Technician R 0 0 110 0 0 0 0 0 0 0 110

0 0 6.594 0 0 0 0 0 0 0 6.594

**R Total** 0 0 260 0 0 0 0 0 0 0 260

0 0 17.988 0 0 0 0 0 0 0 17.988

**Total** 0 0 260 0 0 0 0 0 0 0 260

0 0 17.988 0 0 0 0 0 0 0 17.988

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 24.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 28.020

Travel R 0.0 0.0 8.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.803

**R Total** 0.0 0.0 32.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 38.823

**Total** 0.0 0.0 32.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 38.823

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 57 0 0 0 0 0 0 0 57

Page 75 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:54 PM

**WBS** 3.5.2.1.1.1 **Description:** Engineering Design of CSC Test
Station

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to design the MDT test station at Bldg. 832
@ BNL. Included is both mechanical and electrical

engineering needed.

This covers engineering work needed to design and setup the chamber
component test station at **Details of Estimate:**

BNL. Included are designs of infrastructure of room, work tables,
handling fixtures and planning of logistical flow.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

22 0 0 22 3 0 19 0 0.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**R Total** 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**Total** 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 14.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 16.070

Travel R 0.0 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.125

**R Total** 0.0 0.0 16.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.195

**Total** 0.0 0.0 16.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.195

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 22 0 0 0 0 0 0 0 22

Page 76 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:55 PM

**WBS** 3.5.2.1.1.1.1 **Description:** BNL

**Institution :** BNL-muon **Contact** V. Polychronakos

Cost of engineering to plan CSC test station. This will located first at
BNL - then moved to CERN.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 15 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 14.820

**R Total** 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 14.820

**Total** 0.0 0.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 14.820

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 15 0 0 0 0 0 0 0 15

Page 77 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:57 PM

**WBS** 3.5.2.1.1.1.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

Cost of engineering to contribute to plan CSC test station. The station
will located first at BNL - then moved to CERN.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7 0 0 7 3 0 4 0 0.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**R Total** 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**Total** 0 0 40 0 0 0 0 0 0 0 40

0 0 3.038 0 0 0 0 0 0 0 3.038

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.250

Travel R 0.0 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.125

**R Total** 0.0 0.0 3.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.375

**Total** 0.0 0.0 3.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.375

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 7 0 0 0 0 0 0 0 7

Page 78 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:58 PM

**WBS** 3.5.2.1.1.2 **Description:** Commission CSC Test Station

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to activate the CSC test station at BNL.
This includes costs of tables, tools, chamber handling

equipment, gas systems and chamber testing electronics. Included is the
cost of shipping and activation of test equipment

from the US.

It is most cost-effective to perform Phase I CSC certification at BNL -
where manpower and **Details of Estimate:**

infrastructure exist.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 15 0 20 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 8.356 0 0 0 0 0 0 0 8.356

Technician R 0 0 110 0 0 0 0 0 0 0 110

0 0 6.594 0 0 0 0 0 0 0 6.594

**R Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 14.95 0 0 0 0 0 0 0 14.950

**Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 14.95 0 0 0 0 0 0 0 14.950

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.950

Travel R 0.0 0.0 6.3 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.678

**R Total** 0.0 0.0 16.3 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.628

**Total** 0.0 0.0 16.3 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.628

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 35 0 0 0 0 0 0 0 35

Page 79 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:10:59 PM

**WBS** 3.5.2.1.1.2.1 **Description:** BNL

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

17 0 0 17 7 0 10 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 110 0 0 0 0 0 0 0 110

0 0 6.594 0 0 0 0 0 0 0 6.594

**R Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 6.594 0 0 0 0 0 0 0 6.594

**Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 6.594 0 0 0 0 0 0 0 6.594

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.700

Travel R 0.0 0.0 3.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.553

**R Total** 0.0 0.0 8.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.253

**Total** 0.0 0.0 8.8 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.253

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 17 0 0 0 0 0 0 0 17

Page 80 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:01 PM

**WBS** 3.5.2.1.1.2.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 8 0 9 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 8.356 0 0 0 0 0 0 0 8.356

**R Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 8.356 0 0 0 0 0 0 0 8.356

**Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 8.356 0 0 0 0 0 0 0 8.356

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.250

Travel R 0.0 0.0 2.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.125

**R Total** 0.0 0.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.375

**Total** 0.0 0.0 7.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.375

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0 18

Page 81 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:03 PM

**WBS** 3.5.2.1.2 **Description:** Pre-Operations of CSC Chambers -
Phase I

**Institution :** **Contact** V. Polychronakos

Phase-I Costs of labor and materials to certify that 32 US CSC chambers
are ready to be installed in chamber support

structures. This includes gas system, readout system and chamber
sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

174 0 0 174 126 0 48 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 220 0 0 0 0 0 0 0 220

0 0 18.44 0 0 0 0 0 0 0 18.440

Gen Lab R 0 0 1320 0 0 0 0 0 0 0 1320

0 0 37.488 0 0 0 0 0 0 0 37.488

Technician R 0 0 1220 0 0 0 0 0 0 0 1220

0 0 70.117 0 0 0 0 0 0 0 70.117

**R Total** 0 0 2760 0 0 0 0 0 0 0 2760

0 0 126.045 0 0 0 0 0 0 0 126.045

**Total** 0 0 2760 0 0 0 0 0 0 0 2760

0 0 126.045 0 0 0 0 0 0 0 126.045

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 14.230

Travel R 0.0 0.0 27.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 33.710

**R Total** 0.0 0.0 39.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.940

**Total** 0.0 0.0 39.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.940

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 174 0 0 0 0 0 0 0 174

Page 82 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:05 PM

**WBS** 3.5.2.1.2.1 **Description:** Verify CSC Mechanical Integrity -
Phase I

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are certified for installation on

SW.

Work performed in Bldg. 832 at BNL.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

55 0 0 55 45 0 11 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 1320 0 0 0 0 0 0 0 1320

0 0 37.488 0 0 0 0 0 0 0 37.488

Technician R 0 0 120 0 0 0 0 0 0 0 120

0 0 7.193 0 0 0 0 0 0 0 7.193

**R Total** 0 0 1440 0 0 0 0 0 0 0 1440

0 0 44.681 0 0 0 0 0 0 0 44.681

**Total** 0 0 1440 0 0 0 0 0 0 0 1440

0 0 44.681 0 0 0 0 0 0 0 44.681

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.560

Travel R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.070

**R Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.630

**Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.630

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 55 0 0 0 0 0 0 0 55

Page 83 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:06 PM

**WBS** 3.5.2.1.2.1.1 **Description:** BNL - Phase I

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

55 0 0 55 45 0 11 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 1320 0 0 0 0 0 0 0 1320

0 0 37.488 0 0 0 0 0 0 0 37.488

Technician R 0 0 120 0 0 0 0 0 0 0 120

0 0 7.193 0 0 0 0 0 0 0 7.193

**R Total** 0 0 1440 0 0 0 0 0 0 0 1440

0 0 44.681 0 0 0 0 0 0 0 44.681

**Total** 0 0 1440 0 0 0 0 0 0 0 1440

0 0 44.681 0 0 0 0 0 0 0 44.681

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.560

Travel R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.070

**R Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.630

**Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 10.630

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 55 0 0 0 0 0 0 0 55

Page 84 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:08 PM

**WBS** 3.5.2.1.2.1.2 **Description:** UCI - Phase I

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 85 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:09 PM

**WBS** 3.5.2.1.2.2 **Description:** Verify CSC Chamber Electronics -
Phase I

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
certified for chamber installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

119 0 0 119 81 0 37 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 220 0 0 0 0 0 0 0 220

0 0 18.44 0 0 0 0 0 0 0 18.440

Technician R 0 0 1100 0 0 0 0 0 0 0 1100

0 0 62.924 0 0 0 0 0 0 0 62.924

**R Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 81.364 0 0 0 0 0 0 0 81.364

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 81.364 0 0 0 0 0 0 0 81.364

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.670

Travel R 0.0 0.0 22.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 27.640

**R Total** 0.0 0.0 30.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 37.310

**Total** 0.0 0.0 30.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 37.310

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 119 0 0 0 0 0 0 0 119

Page 86 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:11 PM

**WBS** 3.5.2.1.2.2.1 **Description:** BNL - Phase I

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

87 0 0 87 63 0 24 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 10.084 0 0 0 0 0 0 0 10.084

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 52.749 0 0 0 0 0 0 0 52.749

**R Total** 0 0 990 0 0 0 0 0 0 0 990

0 0 62.833 0 0 0 0 0 0 0 62.833

**Total** 0 0 990 0 0 0 0 0 0 0 990

0 0 62.833 0 0 0 0 0 0 0 62.833

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.420

Travel R 0.0 0.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 20.640

**R Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 24.060

**Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 24.060

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 87 0 0 0 0 0 0 0 87

Page 87 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:13 PM

**WBS** 3.5.2.1.2.2.2 **Description:** UCI - Phase I

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 19 0 13 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 8.356 0 0 0 0 0 0 0 8.356

Technician R 0 0 220 0 0 0 0 0 0 0 220

0 0 10.175 0 0 0 0 0 0 0 10.175

**R Total** 0 0 330 0 0 0 0 0 0 0 330

0 0 18.531 0 0 0 0 0 0 0 18.531

**Total** 0 0 330 0 0 0 0 0 0 0 330

0 0 18.531 0 0 0 0 0 0 0 18.531

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.250

Travel R 0.0 0.0 5.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.000

**R Total** 0.0 0.0 10.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 13.250

**Total** 0.0 0.0 10.6 0.0 0.0 0.0 0.0 0.0 0.0 0.0 13.250

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 32 0 0 0 0 0 0 0 32

Page 88 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:14 PM

**WBS** 3.5.2.1.3 **Description:** Pre-Operations of CSC Chambers -
Phase II

**Institution :** **Contact** V. Polychronakos

Phase-II Costs of labor and materials to certify that US CSC chambers
are operational on chamber support structures. This

includes gas system, readout system, alignment system and chamber
sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

483 0 0 483 308 0 175 0 3.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 110 0 0 0 0 0 0 110

0 0 0 8.356 0 0 0 0 0 0 8.356

Technician MR 0 0 0 2420 0 0 0 0 0 0 2420

0 0 0 133.011 0 0 0 0 0 0 133.011

**MR Total** 0 0 0 2530 0 0 0 0 0 0 2530

0 0 0 141.367 0 0 0 0 0 0 141.367

Electrical Engineer R 0 0 330 440 0 0 0 0 0 0 770

0 0 26.796 36.881 0 0 0 0 0 0 63.677

Gen Lab R 0 0 400 600 0 0 0 0 0 0 1000

0 0 11.36 17.04 0 0 0 0 0 0 28.400

Technician R 0 0 440 1100 0 0 0 0 0 0 1540

0 0 20.35 53.887 0 0 0 0 0 0 74.237

**R Total** 0 0 1170 2140 0 0 0 0 0 0 3310

0 0 58.506 107.808 0 0 0 0 0 0 166.314

**Total** 0 0 1170 4670 0 0 0 0 0 0 5840

0 0 58.506 249.175 0 0 0 0 0 0 307.681

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 7.060

Travel MR 0.0 0.0 0.0 45.3 0.0 0.0 0.0 0.0 0.0 0.0 55.621

**MR Total** 0.0 0.0 0.0 51.3 0.0 0.0 0.0 0.0 0.0 0.0 62.681

Other R 0.0 0.0 48.4 5.9 0.0 0.0 0.0 0.0 0.0 0.0 62.386

Travel R 0.0 0.0 13.8 26.5 0.0 0.0 0.0 0.0 0.0 0.0 50.016

**R Total** 0.0 0.0 62.2 32.4 0.0 0.0 0.0 0.0 0.0 0.0 112.402

**Total** 0.0 0.0 62.2 83.7 0.0 0.0 0.0 0.0 0.0 0.0 175.083

Page 89 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:16 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 131 352 0 0 0 0 0 0 483

Page 90 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:16 PM

**WBS** 3.5.2.1.3.1 **Description:** Verify CSC Mechanical Integrity -
Phase II

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are operational on Small

Wheels.

Included is the cost of labor and materials to mate chamber support
frames to the CSC chambers at CERN - just prior to

their installation on the small wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

87 0 0 87 68 0 19 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 660 0 0 0 0 0 0 660

0 0 0 39.562 0 0 0 0 0 0 39.562

**MR Total** 0 0 0 660 0 0 0 0 0 0 660

0 0 0 39.562 0 0 0 0 0 0 39.562

Gen Lab R 0 0 400 600 0 0 0 0 0 0 1000

0 0 11.36 17.04 0 0 0 0 0 0 28.400

**R Total** 0 0 400 600 0 0 0 0 0 0 1000

0 0 11.36 17.04 0 0 0 0 0 0 28.400

**Total** 0 0 400 1260 0 0 0 0 0 0 1660

0 0 11.36 56.602 0 0 0 0 0 0 67.962

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 2.280

Travel MR 0.0 0.0 0.0 11.3 0.0 0.0 0.0 0.0 0.0 0.0 13.659

**MR Total** 0.0 0.0 0.0 13.3 0.0 0.0 0.0 0.0 0.0 0.0 15.939

Other R 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0 2.736

**R Total** 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0 2.736

**Total** 0.0 0.0 1.2 14.5 0.0 0.0 0.0 0.0 0.0 0.0 18.675

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 74 0 0 0 0 0 0 87

Page 91 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:18 PM

**WBS** 3.5.2.1.3.1.1 **Description:** BNL - Phase II

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

87 0 0 87 68 0 19 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 660 0 0 0 0 0 0 660

0 0 0 39.562 0 0 0 0 0 0 39.562

**MR Total** 0 0 0 660 0 0 0 0 0 0 660

0 0 0 39.562 0 0 0 0 0 0 39.562

Gen Lab R 0 0 400 600 0 0 0 0 0 0 1000

0 0 11.36 17.04 0 0 0 0 0 0 28.400

**R Total** 0 0 400 600 0 0 0 0 0 0 1000

0 0 11.36 17.04 0 0 0 0 0 0 28.400

**Total** 0 0 400 1260 0 0 0 0 0 0 1660

0 0 11.36 56.602 0 0 0 0 0 0 67.962

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 2.280

Travel MR 0.0 0.0 0.0 11.3 0.0 0.0 0.0 0.0 0.0 0.0 13.659

**MR Total** 0.0 0.0 0.0 13.3 0.0 0.0 0.0 0.0 0.0 0.0 15.939

Other R 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0 2.736

**R Total** 0.0 0.0 1.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0 2.736

**Total** 0.0 0.0 1.2 14.5 0.0 0.0 0.0 0.0 0.0 0.0 18.675

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 74 0 0 0 0 0 0 87

Page 92 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:19 PM

**WBS** 3.5.2.1.3.1.2 **Description:** UCI - Phase II

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 93 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:20 PM

**WBS** 3.5.2.1.3.2 **Description:** Verify CSC Chamber Electronics -
Phase II

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
operational on Small Wheels.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

396 0 0 396 240 0 156 0 2.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 110 0 0 0 0 0 0 110

0 0 0 8.356 0 0 0 0 0 0 8.356

Technician MR 0 0 0 1760 0 0 0 0 0 0 1760

0 0 0 93.449 0 0 0 0 0 0 93.449

**MR Total** 0 0 0 1870 0 0 0 0 0 0 1870

0 0 0 101.805 0 0 0 0 0 0 101.805

Electrical Engineer R 0 0 330 440 0 0 0 0 0 0 770

0 0 26.796 36.881 0 0 0 0 0 0 63.677

Technician R 0 0 440 1100 0 0 0 0 0 0 1540

0 0 20.35 53.887 0 0 0 0 0 0 74.237

**R Total** 0 0 770 1540 0 0 0 0 0 0 2310

0 0 47.146 90.768 0 0 0 0 0 0 137.914

**Total** 0 0 770 3410 0 0 0 0 0 0 4180

0 0 47.146 192.573 0 0 0 0 0 0 239.719

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 4.780

Travel MR 0.0 0.0 0.0 34.0 0.0 0.0 0.0 0.0 0.0 0.0 41.962

**MR Total** 0.0 0.0 0.0 38.0 0.0 0.0 0.0 0.0 0.0 0.0 46.742

Other R 0.0 0.0 47.2 4.7 0.0 0.0 0.0 0.0 0.0 0.0 59.650

Travel R 0.0 0.0 13.8 26.5 0.0 0.0 0.0 0.0 0.0 0.0 50.016

**R Total** 0.0 0.0 61.0 31.2 0.0 0.0 0.0 0.0 0.0 0.0 109.666

**Total** 0.0 0.0 61.0 69.2 0.0 0.0 0.0 0.0 0.0 0.0 156.408

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 118 278 0 0 0 0 0 0 396

Page 94 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:22 PM

**WBS** 3.5.2.1.3.2.1 **Description:** BNL - Phase II

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

183 0 0 183 96 0 87 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 880 0 0 0 0 0 0 880

0 0 0 52.749 0 0 0 0 0 0 52.749

**MR Total** 0 0 0 880 0 0 0 0 0 0 880

0 0 0 52.749 0 0 0 0 0 0 52.749

Electrical Engineer R 0 0 110 220 0 0 0 0 0 0 330

0 0 10.084 20.169 0 0 0 0 0 0 30.253

Technician R 0 0 0 220 0 0 0 0 0 0 220

0 0 0 13.187 0 0 0 0 0 0 13.187

**R Total** 0 0 110 440 0 0 0 0 0 0 550

0 0 10.084 33.356 0 0 0 0 0 0 43.440

**Total** 0 0 110 1320 0 0 0 0 0 0 1430

0 0 10.084 86.105 0 0 0 0 0 0 96.189

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 2.280

Travel MR 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 18.212

**MR Total** 0.0 0.0 0.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 20.492

Other R 0.0 0.0 44.0 3.5 0.0 0.0 0.0 0.0 0.0 0.0 54.150

Travel R 0.0 0.0 2.5 7.5 0.0 0.0 0.0 0.0 0.0 0.0 12.141

**R Total** 0.0 0.0 46.5 11.0 0.0 0.0 0.0 0.0 0.0 0.0 66.291

**Total** 0.0 0.0 46.5 28.0 0.0 0.0 0.0 0.0 0.0 0.0 86.783

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 95 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:24 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 63 120 0 0 0 0 0 0 183

Page 96 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:24 PM

**WBS** 3.5.2.1.3.2.2 **Description:** UCI - Phase II

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

213 0 0 213 144 0 70 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 110 0 0 0 0 0 0 110

0 0 0 8.356 0 0 0 0 0 0 8.356

Technician MR 0 0 0 880 0 0 0 0 0 0 880

0 0 0 40.7 0 0 0 0 0 0 40.700

**MR Total** 0 0 0 990 0 0 0 0 0 0 990

0 0 0 49.056 0 0 0 0 0 0 49.056

Electrical Engineer R 0 0 220 220 0 0 0 0 0 0 440

0 0 16.712 16.712 0 0 0 0 0 0 33.424

Technician R 0 0 440 880 0 0 0 0 0 0 1320

0 0 20.35 40.7 0 0 0 0 0 0 61.050

**R Total** 0 0 660 1100 0 0 0 0 0 0 1760

0 0 37.062 57.412 0 0 0 0 0 0 94.474

**Total** 0 0 660 2090 0 0 0 0 0 0 2750

0 0 37.062 106.468 0 0 0 0 0 0 143.530

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 2.500

Travel MR 0.0 0.0 0.0 19.0 0.0 0.0 0.0 0.0 0.0 0.0 23.750

**MR Total** 0.0 0.0 0.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 26.250

Other R 0.0 0.0 3.2 1.2 0.0 0.0 0.0 0.0 0.0 0.0 5.500

Travel R 0.0 0.0 11.3 19.0 0.0 0.0 0.0 0.0 0.0 0.0 37.875

**R Total** 0.0 0.0 14.5 20.2 0.0 0.0 0.0 0.0 0.0 0.0 43.375

**Total** 0.0 0.0 14.5 41.2 0.0 0.0 0.0 0.0 0.0 0.0 69.625

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 97 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:25 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 55 158 0 0 0 0 0 0 213

Page 98 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:25 PM

**WBS** 3.5.2.1.4 **Description:** Pre-Operations of CSC Chambers -
Phase III

**Institution :** **Contact** V. Polychronakos

Phase-III Costs of labor and materials to certify that US CSC chambers
are operational on chamber support structures

after they have been moved to the ATLAS cavern.This includes gas system,
readout system, alignment system and

chamber sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

461 0 0 461 313 0 148 0 2.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

Electrical Engineer MR 0 0 0 0 660 330 0 0 0 0 990

0 0 0 0 57.049 28.525 0 0 0 0 85.574

Technician MR 0 0 0 0 1130 570 0 0 0 0 1700

0 0 0 0 64.722 31.155 0 0 0 0 95.877

**MR Total** 0 0 0 0 2010 1120 0 0 0 0 3130

0 0 0 0 131.946 69.855 0 0 0 0 201.801

Electrical Engineer R 0 0 0 110 230 0 0 0 0 0 340

0 0 0 10.084 19.2 0 0 0 0 0 29.284

Technician R 0 0 0 420 1000 0 0 0 0 0 1420

0 0 0 25.176 56.93 0 0 0 0 0 82.106

**R Total** 0 0 0 530 1230 0 0 0 0 0 1760

0 0 0 35.26 76.13 0 0 0 0 0 111.390

**Total** 0 0 0 530 3240 1120 0 0 0 0 4890

0 0 0 35.26 208.076 69.855 0 0 0 0 313.191

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 16.0 7.0 0.0 0.0 0.0 0.0 26.990

Travel MR 0.0 0.0 0.0 0.0 31.3 18.0 0.0 0.0 0.0 0.0 60.556

**MR Total** 0.0 0.0 0.0 0.0 47.3 25.0 0.0 0.0 0.0 0.0 87.546

Other R 0.0 0.0 0.0 7.2 8.3 0.0 0.0 0.0 0.0 0.0 18.000

Travel R 0.0 0.0 0.0 10.0 25.0 0.0 0.0 0.0 0.0 0.0 42.763

**R Total** 0.0 0.0 0.0 17.2 33.3 0.0 0.0 0.0 0.0 0.0 60.763

**Total** 0.0 0.0 0.0 17.2 80.6 25.0 0.0 0.0 0.0 0.0 148.309

Page 99 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:27 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 56 306 100 0 0 0 0 461

Page 100 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:27 PM

**WBS** 3.5.2.1.4.1 **Description:** Verify CSC Mechanical Integrity -
Phase III

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that the mechanical aspects of the
US CSC chambers are operational on support

structure after move to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

47 0 0 47 28 0 20 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 13.187 0 0 0 0 0 13.187

**MR Total** 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 13.187 0 0 0 0 0 13.187

Technician R 0 0 0 120 120 0 0 0 0 0 240

0 0 0 7.193 7.193 0 0 0 0 0 14.386

**R Total** 0 0 0 120 120 0 0 0 0 0 240

0 0 0 7.193 7.193 0 0 0 0 0 14.386

**Total** 0 0 0 120 340 0 0 0 0 0 460

0 0 0 7.193 20.38 0 0 0 0 0 27.573

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 1.140

Travel MR 0.0 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 4.856

**MR Total** 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 5.996

Other R 0.0 0.0 0.0 6.0 0.3 0.0 0.0 0.0 0.0 0.0 7.182

Travel R 0.0 0.0 0.0 3.0 2.5 0.0 0.0 0.0 0.0 0.0 6.678

**R Total** 0.0 0.0 0.0 9.0 2.8 0.0 0.0 0.0 0.0 0.0 13.860

**Total** 0.0 0.0 0.0 9.0 7.8 0.0 0.0 0.0 0.0 0.0 19.856

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 18 30 0 0 0 0 0 47

Page 101 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:29 PM

**WBS** 3.5.2.1.4.1.1 **Description:** BNL - Phase III

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

47 0 0 47 28 0 20 0 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 13.187 0 0 0 0 0 13.187

**MR Total** 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 13.187 0 0 0 0 0 13.187

Technician R 0 0 0 120 120 0 0 0 0 0 240

0 0 0 7.193 7.193 0 0 0 0 0 14.386

**R Total** 0 0 0 120 120 0 0 0 0 0 240

0 0 0 7.193 7.193 0 0 0 0 0 14.386

**Total** 0 0 0 120 340 0 0 0 0 0 460

0 0 0 7.193 20.38 0 0 0 0 0 27.573

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 1.140

Travel MR 0.0 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 4.856

**MR Total** 0.0 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 5.996

Other R 0.0 0.0 0.0 6.0 0.3 0.0 0.0 0.0 0.0 0.0 7.182

Travel R 0.0 0.0 0.0 3.0 2.5 0.0 0.0 0.0 0.0 0.0 6.678

**R Total** 0.0 0.0 0.0 9.0 2.8 0.0 0.0 0.0 0.0 0.0 13.860

**Total** 0.0 0.0 0.0 9.0 7.8 0.0 0.0 0.0 0.0 0.0 19.856

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 18 30 0 0 0 0 0 47

Page 102 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:30 PM

**WBS** 3.5.2.1.4.1.2 **Description:** UCI - Phase III

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 103 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:31 PM

**WBS** 3.5.2.1.4.2 **Description:** Verify CSC Chamber Electronics -
Phase III

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to verify that CSC chamber electronics is
operational on chamber support structures after move

to ATLAS cavern.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

414 0 0 414 286 0 128 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

Electrical Engineer MR 0 0 0 0 660 330 0 0 0 0 990

0 0 0 0 57.049 28.525 0 0 0 0 85.574

Technician MR 0 0 0 0 910 570 0 0 0 0 1480

0 0 0 0 51.535 31.155 0 0 0 0 82.690

**MR Total** 0 0 0 0 1790 1120 0 0 0 0 2910

0 0 0 0 118.759 69.855 0 0 0 0 188.614

Electrical Engineer R 0 0 0 110 230 0 0 0 0 0 340

0 0 0 10.084 19.2 0 0 0 0 0 29.284

Technician R 0 0 0 300 880 0 0 0 0 0 1180

0 0 0 17.983 49.737 0 0 0 0 0 67.720

**R Total** 0 0 0 410 1110 0 0 0 0 0 1520

0 0 0 28.067 68.937 0 0 0 0 0 97.004

**Total** 0 0 0 410 2900 1120 0 0 0 0 4430

0 0 0 28.067 187.696 69.855 0 0 0 0 285.618

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 15.0 7.0 0.0 0.0 0.0 0.0 25.850

Travel MR 0.0 0.0 0.0 0.0 27.3 18.0 0.0 0.0 0.0 0.0 55.700

**MR Total** 0.0 0.0 0.0 0.0 42.3 25.0 0.0 0.0 0.0 0.0 81.550

Other R 0.0 0.0 0.0 1.2 8.0 0.0 0.0 0.0 0.0 0.0 10.818

Travel R 0.0 0.0 0.0 7.0 22.5 0.0 0.0 0.0 0.0 0.0 36.085

**R Total** 0.0 0.0 0.0 8.2 30.5 0.0 0.0 0.0 0.0 0.0 46.903

**Total** 0.0 0.0 0.0 8.2 72.8 25.0 0.0 0.0 0.0 0.0 128.453

Page 104 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:33 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 38 276 100 0 0 0 0 414

Page 105 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:33 PM

**WBS** 3.5.2.1.4.2.1 **Description:** BNL - Phase III

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

281 0 0 281 201 0 80 0 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer MR 0 0 0 0 440 220 0 0 0 0 660

0 0 0 0 40.337 20.169 0 0 0 0 60.506

Technician MR 0 0 0 0 690 350 0 0 0 0 1040

0 0 0 0 41.36 20.98 0 0 0 0 62.340

**MR Total** 0 0 0 0 1130 570 0 0 0 0 1700

0 0 0 0 81.697 41.149 0 0 0 0 122.846

Electrical Engineer R 0 0 0 110 110 0 0 0 0 0 220

0 0 0 10.084 10.084 0 0 0 0 0 20.168

Technician R 0 0 0 300 660 0 0 0 0 0 960

0 0 0 17.983 39.562 0 0 0 0 0 57.545

**R Total** 0 0 0 410 770 0 0 0 0 0 1180

0 0 0 28.067 49.646 0 0 0 0 0 77.713

**Total** 0 0 0 410 1900 570 0 0 0 0 2880

0 0 0 28.067 131.343 41.149 0 0 0 0 200.559

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 17.100

Travel MR 0.0 0.0 0.0 0.0 16.0 8.0 0.0 0.0 0.0 0.0 29.138

**MR Total** 0.0 0.0 0.0 0.0 26.0 13.0 0.0 0.0 0.0 0.0 46.238

Other R 0.0 0.0 0.0 1.2 5.0 0.0 0.0 0.0 0.0 0.0 7.068

Travel R 0.0 0.0 0.0 7.0 15.0 0.0 0.0 0.0 0.0 0.0 26.710

**R Total** 0.0 0.0 0.0 8.2 20.0 0.0 0.0 0.0 0.0 0.0 33.778

**Total** 0.0 0.0 0.0 8.2 46.0 13.0 0.0 0.0 0.0 0.0 80.016

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 106 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:35 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 38 186 57 0 0 0 0 281

Page 107 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:35 PM

**WBS** 3.5.2.1.4.2.2 **Description:** UCI - Phase III

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

133 0 0 133 85 0 48 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

Electrical Engineer MR 0 0 0 0 220 110 0 0 0 0 330

0 0 0 0 16.712 8.356 0 0 0 0 25.068

Technician MR 0 0 0 0 220 220 0 0 0 0 440

0 0 0 0 10.175 10.175 0 0 0 0 20.350

**MR Total** 0 0 0 0 660 550 0 0 0 0 1210

0 0 0 0 37.062 28.706 0 0 0 0 65.768

Electrical Engineer R 0 0 0 0 120 0 0 0 0 0 120

0 0 0 0 9.116 0 0 0 0 0 9.116

Technician R 0 0 0 0 220 0 0 0 0 0 220

0 0 0 0 10.175 0 0 0 0 0 10.175

**R Total** 0 0 0 0 340 0 0 0 0 0 340

0 0 0 0 19.291 0 0 0 0 0 19.291

**Total** 0 0 0 0 1000 550 0 0 0 0 1550

0 0 0 0 56.353 28.706 0 0 0 0 85.059

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 5.0 2.0 0.0 0.0 0.0 0.0 8.750

Travel MR 0.0 0.0 0.0 0.0 11.3 10.0 0.0 0.0 0.0 0.0 26.562

**MR Total** 0.0 0.0 0.0 0.0 16.3 12.0 0.0 0.0 0.0 0.0 35.312

Other R 0.0 0.0 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 3.750

Travel R 0.0 0.0 0.0 0.0 7.5 0.0 0.0 0.0 0.0 0.0 9.375

**R Total** 0.0 0.0 0.0 0.0 10.5 0.0 0.0 0.0 0.0 0.0 13.125

**Total** 0.0 0.0 0.0 0.0 26.8 12.0 0.0 0.0 0.0 0.0 48.437

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 108 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:36 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 90 44 0 0 0 0 133

Page 109 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:36 PM

**WBS** 3.5.2.2 **Description:** CSC Operations (Beam On)

**Institution :** BNL-muon **Contact** V. Polychronakos

Cost of labor and materials to maintain and operate the CSC Endcap
chamber system. This includes Phase IV

Commissioning with first beam and beyond.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1050 0 0 1050 959 0 90 0 11.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 200 176 176 176 176 904

0 0 0 0 0 21.156 18.617 18.617 18.617 18.617 95.624

Grad Student B/I 0 0 0 0 0 8800 880 880 880 880 12320

0 0 0 0 0 310.288 31.029 31.029 31.029 31.029 434.404

Post Doc B/I 0 0 0 0 0 1760 220 220 220 220 2640

0 0 0 0 0 77.572 9.696 9.696 9.696 9.696 116.356

Sr Research Scientist B/I 0 0 0 0 0 440 220 176 176 176 1188

0 0 0 0 0 50.422 25.211 20.169 20.169 20.169 136.140

**B/I Total** 0 0 0 0 0 11200 1496 1452 1452 1452 17052

0 0 0 0 0 459.438 84.553 79.511 79.511 79.511 782.524

Gen Lab R 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

Technician R 0 0 0 0 726 396 396 396 396 396 2706

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231 148.648

**R Total** 0 0 0 0 1166 506 506 506 506 506 3696

0 0 0 0 49.989 25.355 25.355 25.355 25.355 25.355 176.764

**Total** 0 0 0 0 1166 11706 2002 1958 1958 1958 20748

0 0 0 0 49.989 484.793 109.908 104.866 104.866 104.866 959.288

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 5.8 3.3 3.3 3.3 3.3 3.3 25.850

Travel R 0.0 0.0 0.0 0.0 15.0 7.5 7.5 7.5 7.5 7.5 64.458

**R Total** 0.0 0.0 0.0 0.0 20.8 10.8 10.8 10.8 10.8 10.8 90.308

**Total** 0.0 0.0 0.0 0.0 20.8 10.8 10.8 10.8 10.8 10.8 90.308

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 75 498 123 118 118 118 1050

Page 110 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:38 PM

**WBS** 3.5.2.2.1 **Description:** CSC Mechanical Operations (Beam On)

**Institution :** **Contact** V. Polychronakos

Cost of labor for operating and maintaining mechanical integrity of CSC
chamber system. This includes the cost of M&S

associated with the gas flow control system, piping, chamber supports,
etc. This covers Phase IV and beyond.

US MDT fraction is 20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 28 0 9 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**R Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

**R Total** 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

**Total** 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 5 5 5 5 5 37

Page 111 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:39 PM

**WBS** 3.5.2.2.1.1 **Description:** BNL - Beam On

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

37 0 0 37 28 0 9 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**R Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 12.496 3.124 3.124 3.124 3.124 3.124 28.116

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

**R Total** 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

**Total** 0.0 0.0 0.0 0.0 1.3 1.3 1.3 1.3 1.3 1.3 8.550

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 5 5 5 5 5 37

Page 112 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:41 PM

**WBS** 3.5.2.2.1.2 **Description:** UCI - Beam On

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 113 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:42 PM

**WBS** 3.5.2.2.2 **Description:** CSC Electronics Operations (Beam On)

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials for maintaining the CSC electronics - Phase
IV (initial beam) and beyond.

This involves LV and HV power supplies, as well as HV and signal HH
cards, and mezzanine **Details of Estimate:**

cards. This is roughly 20 % of the ATLAS total for the HV and signal
cards - but 100 % of the ATLAS total for CSM and

mezzanine cards (US design and responsibility - respectively).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

230 0 0 230 149 0 82 0 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 726 396 396 396 396 396 2706

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231 148.648

**R Total** 0 0 0 0 726 396 396 396 396 396 2706

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231 148.648

**Total** 0 0 0 0 726 396 396 396 396 396 2706

0 0 0 0 37.493 22.231 22.231 22.231 22.231 22.231 148.648

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 4.5 2.0 2.0 2.0 2.0 2.0 17.300

Travel R 0.0 0.0 0.0 0.0 15.0 7.5 7.5 7.5 7.5 7.5 64.458

**R Total** 0.0 0.0 0.0 0.0 19.5 9.5 9.5 9.5 9.5 9.5 81.758

**Total** 0.0 0.0 0.0 0.0 19.5 9.5 9.5 9.5 9.5 9.5 81.758

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 61 34 34 34 34 34 230

Page 114 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:44 PM

**WBS** 3.5.2.2.2.1 **Description:** BNL - Beam On

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

151 0 0 151 103 0 48 0 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 286 286 286 286 286 286 1716

0 0 0 0 17.143 17.143 17.143 17.143 17.143 17.143 102.858

**R Total** 0 0 0 0 286 286 286 286 286 286 1716

0 0 0 0 17.143 17.143 17.143 17.143 17.143 17.143 102.858

**Total** 0 0 0 0 286 286 286 286 286 286 1716

0 0 0 0 17.143 17.143 17.143 17.143 17.143 17.143 102.858

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0 8.550

Travel R 0.0 0.0 0.0 0.0 7.5 5.0 5.0 5.0 5.0 5.0 39.458

**R Total** 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 48.008

**Total** 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 48.008

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 29 24 24 24 24 24 151

Page 115 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:45 PM

**WBS** 3.5.2.2.2.2 **Description:** UCI - Beam On

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

80 0 0 80 46 0 34 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 20.35 5.088 5.088 5.088 5.088 5.088 45.790

**R Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 20.35 5.088 5.088 5.088 5.088 5.088 45.790

**Total** 0 0 0 0 440 110 110 110 110 110 990

0 0 0 0 20.35 5.088 5.088 5.088 5.088 5.088 45.790

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 1.0 8.750

Travel R 0.0 0.0 0.0 0.0 7.5 2.5 2.5 2.5 2.5 2.5 25.000

**R Total** 0.0 0.0 0.0 0.0 9.5 3.5 3.5 3.5 3.5 3.5 33.750

**Total** 0.0 0.0 0.0 0.0 9.5 3.5 3.5 3.5 3.5 3.5 33.750

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 32 9 9 9 9 9 80

Page 116 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:46 PM

**WBS** 3.5.2.3 **Description:** CSC Maintenance (Beam Off)

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to repair and maintain the CSC system during
beam off times.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

174 0 0 174 105 0 69 0 1.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

Technician R 0 0 0 0 0 660 220 220 220 220 1540

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682 80.265

**R Total** 0 0 0 0 0 1100 330 330 330 330 2420

0 0 0 0 0 46.033 14.806 14.806 14.806 14.806 105.257

**Total** 0 0 0 0 0 1100 330 330 330 330 2420

0 0 0 0 0 46.033 14.806 14.806 14.806 14.806 105.257

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 6.0 5.0 3.0 3.0 3.0 23.570

Travel R 0.0 0.0 0.0 0.0 0.0 12.5 9.5 5.0 5.0 5.0 45.640

**R Total** 0.0 0.0 0.0 0.0 0.0 18.5 14.5 8.0 8.0 8.0 69.210

**Total** 0.0 0.0 0.0 0.0 0.0 18.5 14.5 8.0 8.0 8.0 69.210

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 69 32 24 24 24 174

Page 117 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:48 PM

**WBS** 3.5.2.3.1 **Description:** CSC Mechanical Maintenance (Beam Off)

**Institution :** **Contact** V. Polychronakos

Included are labor and M&S to maintain and repair mechanical parts of
the CSC Endcap chambers. Such items as the cost

of repairing a leaking chamber are covered. Work performed during beam
off periods.

Access to the CSCs is likely to be very difficult given their location
in high radiation area.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 25 0 7 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**R Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

**R Total** 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

**Total** 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 15 4 4 4 4 32

Page 118 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:49 PM

**WBS** 3.5.2.3.1.1 **Description:** BNL - Beam Off

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 25 0 7 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**R Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 12.496 3.124 3.124 3.124 3.124 24.992

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

**R Total** 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

**Total** 0.0 0.0 0.0 0.0 0.0 2.0 1.0 1.0 1.0 1.0 6.840

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 15 4 4 4 4 32

Page 119 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:51 PM

**WBS** 3.5.2.3.1.2 **Description:** UCI - Beam Off

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 120 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:52 PM

**WBS** 3.5.2.3.2 **Description:** CSC Electronics Maintenance (Beam
Off)

**Institution :** **Contact** V. Polychronakos

Cost of labor and materials to maintain and repair the CSC electronics
during beam off time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

143 0 0 143 80 0 62 0 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 660 220 220 220 220 1540

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682 80.265

**R Total** 0 0 0 0 0 660 220 220 220 220 1540

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682 80.265

**Total** 0 0 0 0 0 660 220 220 220 220 1540

0 0 0 0 0 33.537 11.682 11.682 11.682 11.682 80.265

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 2.0 2.0 2.0 16.730

Travel R 0.0 0.0 0.0 0.0 0.0 12.5 9.5 5.0 5.0 5.0 45.640

**R Total** 0.0 0.0 0.0 0.0 0.0 16.5 13.5 7.0 7.0 7.0 62.370

**Total** 0.0 0.0 0.0 0.0 0.0 16.5 13.5 7.0 7.0 7.0 62.370

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 54 28 20 20 20 143

Page 121 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:54 PM

**WBS** 3.5.2.3.2.1 **Description:** BNL - Beam Off

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

68 0 0 68 40 0 29 0 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 220 110 110 110 110 660

0 0 0 0 0 13.187 6.594 6.594 6.594 6.594 39.563

**R Total** 0 0 0 0 0 220 110 110 110 110 660

0 0 0 0 0 13.187 6.594 6.594 6.594 6.594 39.563

**Total** 0 0 0 0 0 220 110 110 110 110 660

0 0 0 0 0 13.187 6.594 6.594 6.594 6.594 39.563

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 1.0 1.0 1.0 7.980

Travel R 0.0 0.0 0.0 0.0 0.0 5.0 4.5 2.5 2.5 2.5 20.640

**R Total** 0.0 0.0 0.0 0.0 0.0 7.0 6.5 3.5 3.5 3.5 28.620

**Total** 0.0 0.0 0.0 0.0 0.0 7.0 6.5 3.5 3.5 3.5 28.620

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 22 14 11 11 11 68

Page 122 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:55 PM

**WBS** 3.5.2.3.2.2 **Description:** UCI - Beam Off

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

74 0 0 74 41 0 34 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 20.35 5.088 5.088 5.088 5.088 40.702

**R Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 20.35 5.088 5.088 5.088 5.088 40.702

**Total** 0 0 0 0 0 440 110 110 110 110 880

0 0 0 0 0 20.35 5.088 5.088 5.088 5.088 40.702

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 1.0 1.0 1.0 8.750

Travel R 0.0 0.0 0.0 0.0 0.0 7.5 5.0 2.5 2.5 2.5 25.000

**R Total** 0.0 0.0 0.0 0.0 0.0 9.5 7.0 3.5 3.5 3.5 33.750

**Total** 0.0 0.0 0.0 0.0 0.0 9.5 7.0 3.5 3.5 3.5 33.750

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 32 14 9 9 9 74

Page 123 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:57 PM

**WBS** 3.5.2.4 **Description:** CSC Spares - Mechanical and Electrical

**Institution :** **Contact** V. Polychronakos

Cost of fabricating and maintaining a spare parts inventory (approx. 5%
of critical parts).

Cost of spare parts - such as broken cables, replacement power supplies,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

58 0 0 58 0 0 58 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 58.100

**R Total** 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 58.100

**Total** 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 58.100

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 12 12 12 12 12 58

Page 124 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:58 PM

**WBS** 3.5.2.4.1 **Description:** CSC Mechanical Spares

**Institution :** BNL-muon **Contact** V. Polychronakos

Included is the cost of maintaining an inventory of replacement parts
for the CSC mechanical systems - such as gas system

components, Faraday Cages, etc.

Cost of small parts - nuts and bolts to keep things together.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 0 0 23 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**R Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 5 5 5 5 5 23

Page 125 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:11:59 PM

**WBS** 3.5.2.4.1.1 **Description:** BNL

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 0 0 23 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**R Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 5 5 5 5 5 23

Page 126 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:01 PM

**WBS** 3.5.2.4.2 **Description:** CSC Electronics Spares

**Institution :** **Contact** V. Polychronakos

Cost of maintaining an inventory of electronics spares - frontend, SCA,
and RODs.

Cost of small electrical things - such as AC cables, connectors,
etc.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 0 0 35 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 35.300

**R Total** 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 35.300

**Total** 0.0 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 35.300

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 7 7 7 7 7 35

Page 127 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:02 PM

**WBS** 3.5.2.4.2.1 **Description:** BNL

**Institution :** BNL-muon **Contact** V. Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 0 0 23 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**R Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

**Total** 0.0 0.0 0.0 0.0 0.0 4.0 4.0 4.0 4.0 4.0 22.800

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 5 5 5 5 5 23

Page 128 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:04 PM

**WBS** 3.5.2.4.2.2 **Description:** UCI

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

13 0 0 13 0 0 13 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 12.500

**R Total** 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 12.500

**Total** 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 12.500

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 3 3 3 3 3 13

Page 129 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:05 PM

**WBS** 3.5.3 **Description:** Alignment System Pre-Operations, M&O

**Institution :** **Contact** Jim Bensinger

Encompassed in this WBS is work related to the Endcap alignment system.
This includes the in-plane alignment system

and global alignment system.

Survey of all wheels and chamber mounting frames is covered. This is
needed to precisely locate chamber and alignment

supports.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1665 0 0 1665 1117 5 544 0 20.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 176 176 352 176 176 176 176 176 1584

0 0 13.728 13.728 27.456 16.885 16.885 16.885 16.885 16.885 139.337

Grad Student B/I 0 0 0 3520 3520 220 220 220 220 220 8140

0 0 0 52.8 52.8 4.059 4.059 4.059 4.059 4.059 125.895

Post Doc B/I 0 0 1760 3520 3520 396 396 396 396 396 10780

0 0 52.8 105.6 105.6 14.612 14.612 14.612 14.612 14.612 337.060

**B/I Total** 0 0 1936 7216 7392 792 792 792 792 792 20504

0 0 66.528 172.128 185.856 35.556 35.556 35.556 35.556 35.556 602.292

Computer Professional MR 0 0 0 0 880 220 0 0 0 0 1100

0 0 0 0 35.394 8.849 0 0 0 0 44.243

Electrical Engineer MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 18.401 4.6 0 0 0 0 23.001

Technician MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 13.53 3.382 0 0 0 0 16.912

**MR Total** 0 0 0 0 1760 440 0 0 0 0 2200

0 0 0 0 67.325 16.831 0 0 0 0 84.156

Gen Lab R 0 0 880 1880 220 0 0 0 0 0 2980

0 0 24.992 53.392 6.248 0 0 0 0 0 84.632

Mechanical Engineer R 0 0 220 488 250 0 0 0 0 0 958

0 0 9.2 20.408 10.455 0 0 0 0 0 40.063

Technician R 0 0 2228 2360 880 924 924 924 924 924 10088

0 0 68.511 72.57 27.06 28.413 28.413 28.413 28.413 28.413 310.206

**R Total** 0 0 3328 4728 1350 924 924 924 924 924 14026

0 0 102.703 146.37 43.763 28.413 28.413 28.413 28.413 28.413 434.901

**Total** 0 0 5264 11944 10502 2156 1716 1716 1716 1716 36730

0 0 169.231 318.498 296.944 80.8 63.969 63.969 63.969 63.969 1121.349

Page 130 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:07 PM

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 15.000

Travel MR 0.0 0.0 0.0 0.0 30.0 15.0 0.0 0.0 0.0 0.0 69.750

**MR Total** 0.0 0.0 0.0 0.0 40.0 20.0 0.0 0.0 0.0 0.0 84.750

Other R 0.0 0.0 16.0 7.2 2.1 10.0 10.0 10.0 10.0 10.0 75.300

Travel R 0.0 0.0 27.2 48.0 19.3 30.6 30.6 30.6 30.6 30.6 383.563

**R Total** 0.0 0.0 43.2 55.2 21.4 40.6 40.6 40.6 40.6 40.6 458.863

**Total** 0.0 0.0 43.2 55.2 61.4 60.6 40.6 40.6 40.6 40.6 543.613

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 227 400 385 166 121 121 121 121 1665

Page 131 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:07 PM

**WBS** 3.5.3.1 **Description:** Alignment System Pre-operations

**Institution :** Composite U. **Contact** Jim Bensinger

Work related to the pre-operation of the Endcap alignment system.
Covered are the alignment of both the CSC and MDT

chamber systems.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1058 0 0 1058 797 5 256 0 16.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 176 176 352 0 0 0 0 0 704

0 0 13.728 13.728 27.456 0 0 0 0 0 54.912

Grad Student B/I 0 0 0 3520 3520 0 0 0 0 0 7040

0 0 0 52.8 52.8 0 0 0 0 0 105.600

Post Doc B/I 0 0 1760 3520 3520 0 0 0 0 0 8800

0 0 52.8 105.6 105.6 0 0 0 0 0 264.000

**B/I Total** 0 0 1936 7216 7392 0 0 0 0 0 16544

0 0 66.528 172.128 185.856 0 0 0 0 0 424.512

Computer Professional MR 0 0 0 0 880 220 0 0 0 0 1100

0 0 0 0 35.394 8.849 0 0 0 0 44.243

Electrical Engineer MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 18.401 4.6 0 0 0 0 23.001

Technician MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 13.53 3.382 0 0 0 0 16.912

**MR Total** 0 0 0 0 1760 440 0 0 0 0 2200

0 0 0 0 67.325 16.831 0 0 0 0 84.156

Gen Lab R 0 0 880 1880 220 0 0 0 0 0 2980

0 0 24.992 53.392 6.248 0 0 0 0 0 84.632

Mechanical Engineer R 0 0 220 488 250 0 0 0 0 0 958

0 0 9.2 20.408 10.455 0 0 0 0 0 40.063

Technician R 0 0 2228 2360 880 0 0 0 0 0 5468

0 0 68.511 72.57 27.06 0 0 0 0 0 168.141

**R Total** 0 0 3328 4728 1350 0 0 0 0 0 9406

0 0 102.703 146.37 43.763 0 0 0 0 0 292.836

**Total** 0 0 5264 11944 10502 440 0 0 0 0 28150

0 0 169.231 318.498 296.944 16.831 0 0 0 0 801.504

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 15.000

Page 132 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:08 PM

Travel MR 0.0 0.0 0.0 0.0 30.0 15.0 0.0 0.0 0.0 0.0 69.750

**MR Total** 0.0 0.0 0.0 0.0 40.0 20.0 0.0 0.0 0.0 0.0 84.750

Other R 0.0 0.0 16.0 7.2 2.1 0.0 0.0 0.0 0.0 0.0 25.300

Travel R 0.0 0.0 27.2 48.0 19.3 0.0 0.0 0.0 0.0 0.0 146.413

**R Total** 0.0 0.0 43.2 55.2 21.4 0.0 0.0 0.0 0.0 0.0 171.713

**Total** 0.0 0.0 43.2 55.2 61.4 20.0 0.0 0.0 0.0 0.0 256.463

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 227 400 385 45 0 0 0 0 1058

Page 133 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:08 PM

**WBS** 3.5.3.1.1 **Description:** Pre-Ops Staging Area for Alignment
Components

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to setup and pre-operate a workshop to
unpack, inspect, repair and test Endcap alignment

parts. This is Phase-I work.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

23 0 0 23 7 5 11 0 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

Technician R 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**R Total** 0 0 330 0 0 0 0 0 0 0 330

0 0 11.365 0 0 0 0 0 0 0 11.365

**Total** 0 0 330 0 0 0 0 0 0 0 330

0 0 11.365 0 0 0 0 0 0 0 11.365

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.000

Travel R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.200

**R Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

**Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 23 0 0 0 0 0 0 0 23

Page 134 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:10 PM

**WBS** 3.5.3.1.1.1 **Description:** Eng. Design for Alignment Staging &
Test Station

**Institution :** **Contact** Jim Bensinger

Engineering labor and materials needed to setup and operate the Endcap
alignment staging and testing station at CERN.

This includes testers for the in-plane and global systems.

100 % of the Endcap - roughly 50 % ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

5 0 0 5 0 5 0 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

**R Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

**Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 5 0 0 0 0 0 0 0 5

Page 135 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:11 PM

**WBS** 3.5.3.1.1.1.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

5 0 0 5 0 5 0 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

**R Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

**Total** 0 0 110 0 0 0 0 0 0 0 110

0 0 4.6 0 0 0 0 0 0 0 4.600

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 5 0 0 0 0 0 0 0 5

Page 136 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:13 PM

**WBS** 3.5.3.1.1.2 **Description:** Commission Alignment Stage & Test
Station

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to commission an alignment stage and test
station at CERN. Alignment components will be

shipped to CERN fully certified as being ready for installation. The
work covered here is to unpack components, inspect for

damage and final check before installation.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 7 0 11 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**R Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.000

Travel R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.200

**R Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

**Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0 18

Page 137 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:14 PM

**WBS** 3.5.3.1.1.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

18 0 0 18 7 0 11 0 0.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**R Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 6.765 0 0 0 0 0 0 0 6.765

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 5.000

Travel R 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.200

**R Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

**Total** 0.0 0.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 11.200

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 0 0 0 0 0 0 0 18

Page 138 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:16 PM

**WBS** 3.5.3.1.2 **Description:** Pre-operations of Alignment Parts -
Phase I

**Institution :** **Contact** Jim Bensinger

This covers labor and materials to perform the pre-operations
(certification) on all alignment components (in-plane, polar,

multi-point, bars and CSC components) prior to installation on the
support structures.

100 % Endcap ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

62 0 0 62 43 0 18 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**R Total** 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**Total** 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.000

Travel R 0.0 0.0 11.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.360

**R Total** 0.0 0.0 12.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.360

**Total** 0.0 0.0 12.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.360

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 62 0 0 0 0 0 0 0 62

Page 139 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:17 PM

**WBS** 3.5.3.1.2.1 **Description:** Brandeis - Phase I

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

62 0 0 62 43 0 18 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**R Total** 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**Total** 0 0 1408 0 0 0 0 0 0 0 1408

0 0 43.296 0 0 0 0 0 0 0 43.296

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.000

Travel R 0.0 0.0 11.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.360

**R Total** 0.0 0.0 12.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.360

**Total** 0.0 0.0 12.2 0.0 0.0 0.0 0.0 0.0 0.0 0.0 18.360

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 62 0 0 0 0 0 0 0 62

Page 140 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:19 PM

**WBS** 3.5.3.1.3 **Description:** Pre-operations of Alignment Parts -
Phase II

**Institution :** **Contact** Jim Bensinger

Covers labor and materials for pre-operations of the all alignment
components following their installation on the support

structures - prior to the wheels being installed in the pit.

This WBS includes survey and adjustment of alignment components and
chambers (MDT & CSC) in support structures.

100 % Endcap ATLAS - costed as 20% of all Phase II operations.**Details
of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

144 0 0 144 96 0 48 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.992 24.992 0 0 0 0 0 0 49.984

Mechanical Engineer R 0 0 110 110 0 0 0 0 0 0 220

0 0 4.6 4.6 0 0 0 0 0 0 9.200

Technician R 0 0 600 600 0 0 0 0 0 0 1200

0 0 18.45 18.45 0 0 0 0 0 0 36.900

**R Total** 0 0 1590 1590 0 0 0 0 0 0 3180

0 0 48.042 48.042 0 0 0 0 0 0 96.084

**Total** 0 0 1590 1590 0 0 0 0 0 0 3180

0 0 48.042 48.042 0 0 0 0 0 0 96.084

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 1.2 0.0 0.0 0.0 0.0 0.0 0.0 11.200

Travel R 0.0 0.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 37.200

**R Total** 0.0 0.0 22.0 13.2 0.0 0.0 0.0 0.0 0.0 0.0 48.400

**Total** 0.0 0.0 22.0 13.2 0.0 0.0 0.0 0.0 0.0 0.0 48.400

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 77 68 0 0 0 0 0 0 144

Page 141 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:20 PM

**WBS** 3.5.3.1.3.1 **Description:** Brandeis - Phase II

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

144 0 0 144 96 0 48 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 880 880 0 0 0 0 0 0 1760

0 0 24.992 24.992 0 0 0 0 0 0 49.984

Mechanical Engineer R 0 0 110 110 0 0 0 0 0 0 220

0 0 4.6 4.6 0 0 0 0 0 0 9.200

Technician R 0 0 600 600 0 0 0 0 0 0 1200

0 0 18.45 18.45 0 0 0 0 0 0 36.900

**R Total** 0 0 1590 1590 0 0 0 0 0 0 3180

0 0 48.042 48.042 0 0 0 0 0 0 96.084

**Total** 0 0 1590 1590 0 0 0 0 0 0 3180

0 0 48.042 48.042 0 0 0 0 0 0 96.084

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 10.0 1.2 0.0 0.0 0.0 0.0 0.0 0.0 11.200

Travel R 0.0 0.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 37.200

**R Total** 0.0 0.0 22.0 13.2 0.0 0.0 0.0 0.0 0.0 0.0 48.400

**Total** 0.0 0.0 22.0 13.2 0.0 0.0 0.0 0.0 0.0 0.0 48.400

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 77 68 0 0 0 0 0 0 144

Page 142 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:22 PM

**WBS** 3.5.3.1.4 **Description:** Pre-operations of Alignment - Phase
III

**Institution :** **Contact** Jim Bensinger

Pre-operations of alignment components following the installation of the
support structures in the pit. This involves getting

the alignment components to function as an integral system in its final
operating position.

Survey support of endcap muon system and final adjustment of components.

100 % Endcap ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

405 0 0 405 226 0 179 0 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 220 0 0 0 0 1100

0 0 0 0 35.394 8.849 0 0 0 0 44.243

Electrical Engineer MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 18.401 4.6 0 0 0 0 23.001

Technician MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 13.53 3.382 0 0 0 0 16.912

**MR Total** 0 0 0 0 1760 440 0 0 0 0 2200

0 0 0 0 67.325 16.831 0 0 0 0 84.156

Gen Lab R 0 0 0 1000 220 0 0 0 0 0 1220

0 0 0 28.4 6.248 0 0 0 0 0 34.648

Mechanical Engineer R 0 0 0 378 250 0 0 0 0 0 628

0 0 0 15.808 10.455 0 0 0 0 0 26.263

Technician R 0 0 0 1760 880 0 0 0 0 0 2640

0 0 0 54.12 27.06 0 0 0 0 0 81.180

**R Total** 0 0 0 3138 1350 0 0 0 0 0 4488

0 0 0 98.328 43.763 0 0 0 0 0 142.091

**Total** 0 0 0 3138 3110 440 0 0 0 0 6688

0 0 0 98.328 111.088 16.831 0 0 0 0 226.247

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 15.000

Travel MR 0.0 0.0 0.0 0.0 30.0 15.0 0.0 0.0 0.0 0.0 69.750

**MR Total** 0.0 0.0 0.0 0.0 40.0 20.0 0.0 0.0 0.0 0.0 84.750

Other R 0.0 0.0 0.0 6.0 2.1 0.0 0.0 0.0 0.0 0.0 8.100

Travel R 0.0 0.0 0.0 36.0 19.3 0.0 0.0 0.0 0.0 0.0 85.653

**R Total** 0.0 0.0 0.0 42.0 21.4 0.0 0.0 0.0 0.0 0.0 93.753

Page 143 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:23 PM

**Total** 0.0 0.0 0.0 42.0 61.4 20.0 0.0 0.0 0.0 0.0 178.503

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 160 200 45 0 0 0 0 405

Page 144 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:23 PM

**WBS** 3.5.3.1.4.1 **Description:** Brandeis - Phase III

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

405 0 0 405 226 0 179 0 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 0 0 880 220 0 0 0 0 1100

0 0 0 0 35.394 8.849 0 0 0 0 44.243

Electrical Engineer MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 18.401 4.6 0 0 0 0 23.001

Technician MR 0 0 0 0 440 110 0 0 0 0 550

0 0 0 0 13.53 3.382 0 0 0 0 16.912

**MR Total** 0 0 0 0 1760 440 0 0 0 0 2200

0 0 0 0 67.325 16.831 0 0 0 0 84.156

Gen Lab R 0 0 0 1000 220 0 0 0 0 0 1220

0 0 0 28.4 6.248 0 0 0 0 0 34.648

Mechanical Engineer R 0 0 0 378 250 0 0 0 0 0 628

0 0 0 15.808 10.455 0 0 0 0 0 26.263

Technician R 0 0 0 1760 880 0 0 0 0 0 2640

0 0 0 54.12 27.06 0 0 0 0 0 81.180

**R Total** 0 0 0 3138 1350 0 0 0 0 0 4488

0 0 0 98.328 43.763 0 0 0 0 0 142.091

**Total** 0 0 0 3138 3110 440 0 0 0 0 6688

0 0 0 98.328 111.088 16.831 0 0 0 0 226.247

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 0.0 0.0 10.0 5.0 0.0 0.0 0.0 0.0 15.000

Travel MR 0.0 0.0 0.0 0.0 30.0 15.0 0.0 0.0 0.0 0.0 69.750

**MR Total** 0.0 0.0 0.0 0.0 40.0 20.0 0.0 0.0 0.0 0.0 84.750

Other R 0.0 0.0 0.0 6.0 2.1 0.0 0.0 0.0 0.0 0.0 8.100

Travel R 0.0 0.0 0.0 36.0 19.3 0.0 0.0 0.0 0.0 0.0 85.653

**R Total** 0.0 0.0 0.0 42.0 21.4 0.0 0.0 0.0 0.0 0.0 93.753

**Total** 0.0 0.0 0.0 42.0 61.4 20.0 0.0 0.0 0.0 0.0 178.503

Page 145 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:25 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 160 200 45 0 0 0 0 405

Page 146 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:25 PM

**WBS** 3.5.3.2 **Description:** Alignment System Operation (Beam On)

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Work related to the operation of the Endcap alignment system. This WBS
covers labor and materials for all components of

the system - both in-plane and global.

Physicist estimate**Basis of Estimate:**

100 % Endcap ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

126 0 0 126 66 0 59 0 1.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 6.494 6.494 6.494 6.494 6.494 32.470

**B/I Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 6.494 6.494 6.494 6.494 6.494 32.470

Technician R 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765 33.825

**R Total** 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765 33.825

**Total** 0 0 0 0 0 396 396 396 396 396 1980

0 0 0 0 0 13.259 13.259 13.259 13.259 13.259 66.295

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0 54.250

**R Total** 0.0 0.0 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 59.250

**Total** 0.0 0.0 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 59.250

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 25 25 25 25 25 126

Page 147 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:27 PM

**WBS** 3.5.3.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

**U.S. ATLAS % share of** 100.00

\%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

93 0 0 93 34 0 59 0 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765 33.825

**R Total** 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765 33.825

**Total** 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 6.765 6.765 6.765 6.765 6.765 33.825

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 7.0 7.0 7.0 7.0 7.0 54.250

**R Total** 0.0 0.0 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 59.250

**Total** 0.0 0.0 0.0 0.0 0.0 8.0 8.0 8.0 8.0 8.0 59.250

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 19 19 19 19 19 93

Page 148 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:28 PM

**WBS** 3.5.3.3 **Description:** Alignment System Maintenance (Beam Off)

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Work related to the maintenance of the Endcap alignment system. This WBS
covers labor and materials for all components

of the system - both in-plane and global. The cost of replacement parts
is included.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

481 0 0 481 254 0 228 0 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 16.885 16.885 16.885 16.885 16.885 84.425

Grad Student B/I 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 4.059 4.059 4.059 4.059 4.059 20.295

Post Doc B/I 0 0 0 0 0 220 220 220 220 220 1100

0 0 0 0 0 8.118 8.118 8.118 8.118 8.118 40.590

**B/I Total** 0 0 0 0 0 616 616 616 616 616 3080

0 0 0 0 0 29.062 29.062 29.062 29.062 29.062 145.310

Technician R 0 0 0 0 0 704 704 704 704 704 3520

0 0 0 0 0 21.648 21.648 21.648 21.648 21.648 108.240

**R Total** 0 0 0 0 0 704 704 704 704 704 3520

0 0 0 0 0 21.648 21.648 21.648 21.648 21.648 108.240

**Total** 0 0 0 0 0 1320 1320 1320 1320 1320 6600

0 0 0 0 0 50.71 50.71 50.71 50.71 50.71 253.550

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 9.0 9.0 9.0 9.0 9.0 45.000

Travel R 0.0 0.0 0.0 0.0 0.0 23.6 23.6 23.6 23.6 23.6 182.900

**R Total** 0.0 0.0 0.0 0.0 0.0 32.6 32.6 32.6 32.6 32.6 227.900

**Total** 0.0 0.0 0.0 0.0 0.0 32.6 32.6 32.6 32.6 32.6 227.900

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 96 96 96 96 96 481

Page 149 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:30 PM

**WBS** 3.5.3.3.1 **Description:** Alignment Bars

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to maintain the Endcap alignment bars.

100 % ATLAS - alignment bars only in Endcap region.**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 27 0 56 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 10.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 7.9 7.9 7.9 7.9 7.9 55.725

**Total** 0.0 0.0 0.0 0.0 0.0 7.9 7.9 7.9 7.9 7.9 55.725

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 17 17 17 17 17 83

Page 150 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:31 PM

**WBS** 3.5.3.3.1.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 27 0 56 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 10.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 7.9 7.9 7.9 7.9 7.9 55.725

**Total** 0.0 0.0 0.0 0.0 0.0 7.9 7.9 7.9 7.9 7.9 55.725

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 17 17 17 17 17 83

Page 151 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:33 PM

**WBS** 3.5.3.3.2 **Description:** Proximity Monitors

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to maintain the Endcap proximity monitors.

100 % ATLAS - proximity monitors of this type used in Endcap
only.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16 78

Page 152 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:34 PM

**WBS** 3.5.3.3.2.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16 78

Page 153 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:35 PM

**WBS** 3.5.3.3.3 **Description:** Multi-Point System (BCAM)

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to maintain the multi-point system (BCAM).

100 % ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

98 0 0 98 27 0 71 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0 25.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 10.9 10.9 10.9 10.9 10.9 70.725

**Total** 0.0 0.0 0.0 0.0 0.0 10.9 10.9 10.9 10.9 10.9 70.725

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 20 20 20 20 20 98

Page 154 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:37 PM

**WBS** 3.5.3.3.3.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

98 0 0 98 27 0 71 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0 25.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 10.9 10.9 10.9 10.9 10.9 70.725

**Total** 0.0 0.0 0.0 0.0 0.0 10.9 10.9 10.9 10.9 10.9 70.725

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 20 20 20 20 20 98

Page 155 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:38 PM

**WBS** 3.5.3.3.4 **Description:** In-Plane System

**Institution :** **Contact** Jim Bensinger

Cost of labor and materials to maintain the MDT in-plane alignment
system.

100 % ATLAS Endcap - 20 % of ATLAS.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16 78

Page 156 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:40 PM

**WBS** 3.5.3.3.4.1 **Description:** Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 27 0 51 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**R Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total** 0 0 0 0 0 176 176 176 176 176 880

0 0 0 0 0 5.412 5.412 5.412 5.412 5.412 27.060

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 0.0 1.0 1.0 1.0 1.0 1.0 5.000

Travel R 0.0 0.0 0.0 0.0 0.0 5.9 5.9 5.9 5.9 5.9 45.725

**R Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

**Total** 0.0 0.0 0.0 0.0 0.0 6.9 6.9 6.9 6.9 6.9 50.725

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 0 16 16 16 16 16 78

Page 157 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:41 PM

**WBS** 3.5.4 **Description:** Muon Endcap Common Costs

**Institution :** **Contact** F. Taylor

Cost of common items - such as chamber consumables during pre-operations
and operations and engineering coordination

for Phase I through Phase IV Commissioning of US deliverables at CERN.

The US share is approximately 20 % of the ATLAS Muon System - but has
100 % responsibility for **Details of Estimate:**

a number of items - such as CSC-related and endcap alignment items.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

3032 0 0 3032 1347 0 1685 0 7.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

**B/I Total** 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

Mechanical Engineer MR 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**MR Total** 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**Total** 0 0 1760 3520 3520 880 880 880 880 880 13200

0 0 186.173 347.523 347.523 93.086 93.086 93.086 93.086 93.086 1346.649

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5 31.350

Travel B/I 0.0 0.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0 200.326

**B/I Total** 0.0 0.0 35.0 35.0 35.0 17.5 17.5 17.5 17.5 17.5 231.676

Other MR 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 11.400

Travel MR 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0 72.846

**MR Total** 0.0 0.0 0.0 35.0 35.0 0.0 0.0 0.0 0.0 0.0 84.246

Other R 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9 1369.000

**R Total** 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9
1369.000

**Total** 0.0 0.0 81.2 114.3 157.8 317.7 323.3 212.4 212.4 212.4
1684.922

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 274 476 520 414 420 309 309 309 3032

Page 158 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:43 PM

**WBS** 3.5.4.1 **Description:** Engineering Coordination of Endcap Muon
System

**Institution :** **Contact** F. Taylor

Covered is the cost of labor and materials for Engineering Coordination
within the US Group and between US Endcap

Group and ATLAS Muon Group and ATLAS Technical Coordination. Included
are coordinating the design and installation

of chamber service umbilicals, location of chamber and alignment mounts
on the SW, BW, EIL4 and EE support structures.

During Installation and Phase I and IV Commissioning engineering
coordination will monitor schedules, logistics, manpower

and costs.

Physicist estimate**Basis of Estimate:**

Physicist\'s estimate. The US-built MDT chambers comprise roughly 20% of
the ATLAS MDT total - **Details of Estimate:**

but 100% of the MDT SW and BWs.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1663 0 0 1663 1347 0 316 0 7.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

**B/I Total** 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

Mechanical Engineer MR 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**MR Total** 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**Total** 0 0 1760 3520 3520 880 880 880 880 880 13200

0 0 186.173 347.523 347.523 93.086 93.086 93.086 93.086 93.086 1346.649

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5 31.350

Travel B/I 0.0 0.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0 200.326

**B/I Total** 0.0 0.0 35.0 35.0 35.0 17.5 17.5 17.5 17.5 17.5 231.676

Other MR 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 11.400

Travel MR 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0 72.846

**MR Total** 0.0 0.0 0.0 35.0 35.0 0.0 0.0 0.0 0.0 0.0 84.246

**Total** 0.0 0.0 35.0 70.0 70.0 17.5 17.5 17.5 17.5 17.5 315.922

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 228 432 432 114 114 114 114 114 1663

Page 159 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:45 PM

**WBS** 3.5.4.1.1 **Description:** Engineering Coordination - BNL

**Institution :** BNL-muon **Contact** F. Taylor

Cost of labor and materials to perform the Engineering Coordination of
US deliverables during installation, Phase I through

Phase IV Commissioning.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1663 0 0 1663 1347 0 316 0 7.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

**B/I Total** 0 0 1760 1760 1760 880 880 880 880 880 9680

0 0 186.173 186.173 186.173 93.086 93.086 93.086 93.086 93.086 1023.949

Mechanical Engineer MR 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**MR Total** 0 0 0 1760 1760 0 0 0 0 0 3520

0 0 0 161.35 161.35 0 0 0 0 0 322.700

**Total** 0 0 1760 3520 3520 880 880 880 880 880 13200

0 0 186.173 347.523 347.523 93.086 93.086 93.086 93.086 93.086 1346.649

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 5.0 5.0 5.0 2.5 2.5 2.5 2.5 2.5 31.350

Travel B/I 0.0 0.0 30.0 30.0 30.0 15.0 15.0 15.0 15.0 15.0 200.326

**B/I Total** 0.0 0.0 35.0 35.0 35.0 17.5 17.5 17.5 17.5 17.5 231.676

Other MR 0.0 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 11.400

Travel MR 0.0 0.0 0.0 30.0 30.0 0.0 0.0 0.0 0.0 0.0 72.846

**MR Total** 0.0 0.0 0.0 35.0 35.0 0.0 0.0 0.0 0.0 0.0 84.246

**Total** 0.0 0.0 35.0 70.0 70.0 17.5 17.5 17.5 17.5 17.5 315.922

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 228 432 432 114 114 114 114 114 1663

Page 160 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:46 PM

Page 161 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:46 PM

**WBS** 3.5.4.2 **Description:** Muon Endcap Common Cost Operations

**Institution :** **Contact** Bing Zhou

Labor and materials for common items needed to operate the Endcap Muon
system. Under \'materials\' are included items

such consumables - chamber gas, cooling water and dry nitrogen. Also
included are costs of communication (telephone),

office supplies such as paper, notebooks, computers and associated
supplies.

Physicist estimate**Basis of Estimate:**

Funds put in Composit U. for both pre-operations and operations. The
cost of \'consumables\' is at a **Details of Estimate:**

ATLAS-CERN \-- ATLAS-US negotiated rate.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1369 0 0 1369 0 0 1369 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9 1369.000

**R Total** 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9
1369.000

**Total** 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9 1369.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 46 44 88 300 306 195 195 195 1369

Page 162 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:48 PM

**WBS** 3.5.4.2.1 **Description:** MDT Operations Common Costs-Michigan

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of gas and other consumables needed to operate the US portion of
the MDT chamber system.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 163 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:49 PM

**WBS** 3.5.4.2.2 **Description:** M&O(B) Common Cost - BNL

**Institution :** BNL-common **Contact** Vinnie Polychronakos

Cost of materials to cover negotiated M&O(B). Cost of US share of
operations, electronics pool, gas, phones, etc. Funding

handled through BNL. Change of funding institution made for FY05.

Common costs Category (B) at negotiated rate.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1369 0 0 1369 0 0 1369 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9 1369.000

**R Total** 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9
1369.000

**Total** 0.0 0.0 46.2 44.3 87.8 300.2 305.8 194.9 194.9 194.9 1369.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 46 44 88 300 306 195 195 195 1369

Page 164 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:50 PM

**WBS** 3.5.4.2.3 **Description:** M&O(B) Common Cost - MIT

**Institution :** Massachusette Institute of Technology **Contact**
Frank Taylor

Cost of materials to cover negotiated M&O(B). Cost of US share of
operations, electronics pool, gas, phones, etc. Funding

handled through MIT.

Negotiated rate.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 165 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:52 PM

**WBS** 3.5.4.2.4 **Description:** C&I(B) Common Cost - MIT

**Institution :** Massachusette Institute of Technology **Contact** Bing
Zhou

Cost of C&I(B) negotiated rate - payment to CERN. Covers survey, tools
for transportation, US share of gas for pre-

operations, phones. Funds handled through MIT.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 166 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:53 PM

**WBS** 3.5.5 **Description:** Monitoring & Calibration

**Institution :** **Contact** Bing Zhou

Cost of labor and materials for monitoring and calibration of US portion
of Endcap Muon system. This WBS includes costs

of both Beam ON and Beam OFF operations of the M&C Systems. No
distinction is made between these two types of

operations since gas purity, etc. must be maintained in steady-state at
all times. Included is the cost of test beams at

CERN, used to establish detector calibration and monitoring parameters.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1826 0 0 1826 779 0 1047 0 10.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 880 1100 1100 1100 1100 1100 6380

0 0 0 0 28.193 34.793 34.793 34.793 34.793 34.793 202.158

**B/I Total** 0 0 0 0 880 1100 1100 1100 1100 1100 6380

0 0 0 0 28.193 34.793 34.793 34.793 34.793 34.793 202.158

Computer Professional R 0 0 880 880 880 3460 1682 1682 1682 1682 12828

0 0 35.2 35.2 35.2 159.433 78.017 78.017 78.017 78.017 577.101

**R Total** 0 0 880 880 880 3460 1682 1682 1682 1682 12828

0 0 35.2 35.2 35.2 159.433 78.017 78.017 78.017 78.017 577.101

**Total** 0 0 880 880 1760 4560 2782 2782 2782 2782 19208

0 0 35.2 35.2 63.393 194.226 112.81 112.81 112.81 112.81 779.259

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 14.0 4.0 4.0 4.0 4.0 4.0 37.575

Travel B/I 0.0 0.0 0.0 0.0 21.3 30.0 30.0 30.0 30.0 30.0 216.600

**B/I Total** 0.0 0.0 0.0 0.0 35.3 34.0 34.0 34.0 34.0 34.0 254.175

Other R 0.0 0.0 14.5 2.0 2.0 6.0 86.0 110.0 110.0 110.0 523.390

Travel R 0.0 0.0 15.0 15.0 15.0 60.8 28.8 28.8 28.8 28.8 269.018

**R Total** 0.0 0.0 29.5 17.0 17.0 66.8 114.8 138.8 138.8 138.8 792.408

**Total** 0.0 0.0 29.5 17.0 52.3 100.8 148.8 172.8 172.8 172.8 1046.583

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 65 52 122 321 296 323 323 323 1826

Page 167 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:54 PM

**WBS** 3.5.5.1 **Description:** Monitoring and Calibration Beam On and
Beam Off

**Institution :** **Contact** Bing Zhou

Labor and materials for operations of the Muon Endcap monitoring and
calibration systems for MDT, CSC and alignment

components. Also included are costs associated with operating the B and
T sensors.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1813 0 0 1813 779 0 1034 0 10.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 880 1100 1100 1100 1100 1100 6380

0 0 0 0 28.193 34.793 34.793 34.793 34.793 34.793 202.158

**B/I Total** 0 0 0 0 880 1100 1100 1100 1100 1100 6380

0 0 0 0 28.193 34.793 34.793 34.793 34.793 34.793 202.158

Computer Professional R 0 0 880 880 880 3460 1682 1682 1682 1682 12828

0 0 35.2 35.2 35.2 159.433 78.017 78.017 78.017 78.017 577.101

**R Total** 0 0 880 880 880 3460 1682 1682 1682 1682 12828

0 0 35.2 35.2 35.2 159.433 78.017 78.017 78.017 78.017 577.101

**Total** 0 0 880 880 1760 4560 2782 2782 2782 2782 19208

0 0 35.2 35.2 63.393 194.226 112.81 112.81 112.81 112.81 779.259

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 14.0 4.0 4.0 4.0 4.0 4.0 37.575

Travel B/I 0.0 0.0 0.0 0.0 21.3 30.0 30.0 30.0 30.0 30.0 216.600

**B/I Total** 0.0 0.0 0.0 0.0 35.3 34.0 34.0 34.0 34.0 34.0 254.175

Other R 0.0 0.0 2.0 2.0 2.0 6.0 86.0 110.0 110.0 110.0 510.860

Travel R 0.0 0.0 15.0 15.0 15.0 60.8 28.8 28.8 28.8 28.8 269.018

**R Total** 0.0 0.0 17.0 17.0 17.0 66.8 114.8 138.8 138.8 138.8 779.878

**Total** 0.0 0.0 17.0 17.0 52.3 100.8 148.8 172.8 172.8 172.8 1034.053

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 52 122 321 296 323 323 323 1813

Page 168 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:56 PM

**WBS** 3.5.5.1.1 **Description:** MDT M&C System

**Institution :** **Contact** Bing Zhou

Labor and materials for operation of the MDT monitoring and calibration
systems. Monitoring the gas purity involves a gas

chromatograph and gas flow monitoring systems.

US share is 20 % of ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

783 0 0 783 326 0 457 0 4.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 440 440 440 440 440 2420

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2 72.600

**B/I Total** 0 0 0 0 220 440 440 440 440 440 2420

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2 72.600

Computer Professional R 0 0 0 0 0 1540 880 880 880 880 5060

0 0 0 0 0 77 44 44 44 44 253.000

**R Total** 0 0 0 0 0 1540 880 880 880 880 5060

0 0 0 0 0 77 44 44 44 44 253.000

**Total** 0 0 0 0 220 1980 1320 1320 1320 1320 7480

0 0 0 0 6.6 90.2 57.2 57.2 57.2 57.2 325.600

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0 9.450

Travel B/I 0.0 0.0 0.0 0.0 3.8 7.5 7.5 7.5 7.5 7.5 51.975

**B/I Total** 0.0 0.0 0.0 0.0 6.3 8.5 8.5 8.5 8.5 8.5 61.425

Other R 0.0 0.0 0.0 0.0 0.0 3.0 52.0 57.0 57.0 57.0 284.760

Travel R 0.0 0.0 0.0 0.0 0.0 28.0 15.0 15.0 15.0 15.0 110.880

**R Total** 0.0 0.0 0.0 0.0 0.0 31.0 67.0 72.0 72.0 72.0 395.640

**Total** 0.0 0.0 0.0 0.0 6.3 39.5 75.5 80.5 80.5 80.5 457.065

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 140 152 159 159 159 783

Page 169 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:58 PM

**WBS** 3.5.5.1.1.1 **Description:** MDT Monitoring and Calibration -
Michigan

**Institution :** U. of Michigan **Contact** Bing Zhou

Cost of labor and materials to operate and maintain the M&C system of
the MDT chambers.

Physicist estimate**Basis of Estimate:**

US share is about 20 % of ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

783 0 0 783 326 0 457 0 4.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 440 440 440 440 440 2420

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2 72.600

**B/I Total** 0 0 0 0 220 440 440 440 440 440 2420

0 0 0 0 6.6 13.2 13.2 13.2 13.2 13.2 72.600

Computer Professional R 0 0 0 0 0 1540 880 880 880 880 5060

0 0 0 0 0 77 44 44 44 44 253.000

**R Total** 0 0 0 0 0 1540 880 880 880 880 5060

0 0 0 0 0 77 44 44 44 44 253.000

**Total** 0 0 0 0 220 1980 1320 1320 1320 1320 7480

0 0 0 0 6.6 90.2 57.2 57.2 57.2 57.2 325.600

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.5 1.0 1.0 1.0 1.0 1.0 9.450

Travel B/I 0.0 0.0 0.0 0.0 3.8 7.5 7.5 7.5 7.5 7.5 51.975

**B/I Total** 0.0 0.0 0.0 0.0 6.3 8.5 8.5 8.5 8.5 8.5 61.425

Other R 0.0 0.0 0.0 0.0 0.0 3.0 52.0 57.0 57.0 57.0 284.760

Travel R 0.0 0.0 0.0 0.0 0.0 28.0 15.0 15.0 15.0 15.0 110.880

**R Total** 0.0 0.0 0.0 0.0 0.0 31.0 67.0 72.0 72.0 72.0 395.640

**Total** 0.0 0.0 0.0 0.0 6.3 39.5 75.5 80.5 80.5 80.5 457.065

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 170 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:59 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 14 140 152 159 159 159 783

Page 171 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:12:59 PM

**WBS** 3.5.5.1.2 **Description:** CSC M&C System

**Institution :** **Contact** V. Polychronakos

Labor and materials for operation of the CSC monitoring and calibration
system. This involves setting up instrumentation to

monitor the quality of gas (gas chromatograph) and flow meters.

100 % of ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

366 0 0 366 137 0 228 0 1.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875 41.250

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875 41.250

Computer Professional R 0 0 0 0 0 880 300 300 300 300 2080

0 0 0 0 0 40.7 13.875 13.875 13.875 13.875 96.200

**R Total** 0 0 0 0 0 880 300 300 300 300 2080

0 0 0 0 0 40.7 13.875 13.875 13.875 13.875 96.200

**Total** 0 0 0 0 220 1100 520 520 520 520 3400

0 0 0 0 6.875 47.575 20.75 20.75 20.75 20.75 137.450

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.5 1.0 1.0 1.0 1.0 1.0 8.125

Travel B/I 0.0 0.0 0.0 0.0 7.5 7.5 7.5 7.5 7.5 7.5 56.250

**B/I Total** 0.0 0.0 0.0 0.0 9.0 8.5 8.5 8.5 8.5 8.5 64.375

Other R 0.0 0.0 0.0 0.0 0.0 1.0 17.0 26.0 26.0 26.0 120.000

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 5.0 5.0 5.0 5.0 43.750

**R Total** 0.0 0.0 0.0 0.0 0.0 16.0 22.0 31.0 31.0 31.0 163.750

**Total** 0.0 0.0 0.0 0.0 9.0 24.5 30.5 39.5 39.5 39.5 228.125

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 78 59 70 70 70 366

Page 172 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:01 PM

**WBS** 3.5.5.1.2.1 **Description:** CSC M&C System Operation - BNL &
UCI Muon

**Institution :** U. of California, Irvine-Muon **Contact** V.
Polychronakos

Cost of labor and materials for operating and maintaining the CSC
Monitoring and Calibration system.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

366 0 0 366 137 0 228 0 1.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875 41.250

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.875 6.875 6.875 6.875 6.875 6.875 41.250

Computer Professional R 0 0 0 0 0 880 300 300 300 300 2080

0 0 0 0 0 40.7 13.875 13.875 13.875 13.875 96.200

**R Total** 0 0 0 0 0 880 300 300 300 300 2080

0 0 0 0 0 40.7 13.875 13.875 13.875 13.875 96.200

**Total** 0 0 0 0 220 1100 520 520 520 520 3400

0 0 0 0 6.875 47.575 20.75 20.75 20.75 20.75 137.450

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.5 1.0 1.0 1.0 1.0 1.0 8.125

Travel B/I 0.0 0.0 0.0 0.0 7.5 7.5 7.5 7.5 7.5 7.5 56.250

**B/I Total** 0.0 0.0 0.0 0.0 9.0 8.5 8.5 8.5 8.5 8.5 64.375

Other R 0.0 0.0 0.0 0.0 0.0 1.0 17.0 26.0 26.0 26.0 120.000

Travel R 0.0 0.0 0.0 0.0 0.0 15.0 5.0 5.0 5.0 5.0 43.750

**R Total** 0.0 0.0 0.0 0.0 0.0 16.0 22.0 31.0 31.0 31.0 163.750

**Total** 0.0 0.0 0.0 0.0 9.0 24.5 30.5 39.5 39.5 39.5 228.125

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 173 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:02 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 78 59 70 70 70 366

Page 174 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:02 PM

**WBS** 3.5.5.1.3 **Description:** Alignment M&C System

**Institution :** **Contact** Jim Bensinger

Labor and materials for pre-operations of the Alignment monitoring and
calibration systems.

100 % ATLAS Endcaps - 50 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

336 0 0 336 118 0 218 0 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118 48.708

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118 48.708

Computer Professional R 0 0 0 0 0 600 282 282 282 282 1728

0 0 0 0 0 24.133 11.342 11.342 11.342 11.342 69.501

**R Total** 0 0 0 0 0 600 282 282 282 282 1728

0 0 0 0 0 24.133 11.342 11.342 11.342 11.342 69.501

**Total** 0 0 0 0 220 820 502 502 502 502 3048

0 0 0 0 8.118 32.251 19.46 19.46 19.46 19.46 118.209

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0 10.000

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5 65.875

**B/I Total** 0.0 0.0 0.0 0.0 10.0 8.5 8.5 8.5 8.5 8.5 75.875

Other R 0.0 0.0 0.0 0.0 0.0 1.0 16.0 26.0 26.0 26.0 95.000

Travel R 0.0 0.0 0.0 0.0 0.0 10.3 5.0 5.0 5.0 5.0 46.888

**R Total** 0.0 0.0 0.0 0.0 0.0 11.3 21.0 31.0 31.0 31.0 141.888

**Total** 0.0 0.0 0.0 0.0 10.0 19.8 29.5 39.5 39.5 39.5 217.763

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 21 62 56 66 66 66 336

Page 175 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:04 PM

**WBS** 3.5.5.1.3.1 **Description:** Alignment M&C System - Brandeis

**Institution :** Brandeis Univesity **Contact** Jim Bensinger

Cost of labor and materials for operating and maintaining the Alignment
Monitoring and Calibration system.

The US is responsible for 100% of the global endcap alignment
system.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

336 0 0 336 118 0 218 0 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118 48.708

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 8.118 8.118 8.118 8.118 8.118 8.118 48.708

Computer Professional R 0 0 0 0 0 600 282 282 282 282 1728

0 0 0 0 0 24.133 11.342 11.342 11.342 11.342 69.501

**R Total** 0 0 0 0 0 600 282 282 282 282 1728

0 0 0 0 0 24.133 11.342 11.342 11.342 11.342 69.501

**Total** 0 0 0 0 220 820 502 502 502 502 3048

0 0 0 0 8.118 32.251 19.46 19.46 19.46 19.46 118.209

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0 10.000

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5 65.875

**B/I Total** 0.0 0.0 0.0 0.0 10.0 8.5 8.5 8.5 8.5 8.5 75.875

Other R 0.0 0.0 0.0 0.0 0.0 1.0 16.0 26.0 26.0 26.0 95.000

Travel R 0.0 0.0 0.0 0.0 0.0 10.3 5.0 5.0 5.0 5.0 46.888

**R Total** 0.0 0.0 0.0 0.0 0.0 11.3 21.0 31.0 31.0 31.0 141.888

**Total** 0.0 0.0 0.0 0.0 10.0 19.8 29.5 39.5 39.5 39.5 217.763

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 176 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:05 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 21 62 56 66 66 66 336

Page 177 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:05 PM

**WBS** 3.5.5.1.4 **Description:** Environmental Sensors M&C System

**Institution :** **Contact** Bing Zhou

Labor and materials for pre-operations of the environmental monitoring
and calibration systems - such as the B and T

sensors.

20 % ATLAS total - 56 % of Endcap.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

329 0 0 329 198 0 131 0 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6 39.600

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6 39.600

Computer Professional R 0 0 880 880 880 440 220 220 220 220 3960

0 0 35.2 35.2 35.2 17.6 8.8 8.8 8.8 8.8 158.400

**R Total** 0 0 880 880 880 440 220 220 220 220 3960

0 0 35.2 35.2 35.2 17.6 8.8 8.8 8.8 8.8 158.400

**Total** 0 0 880 880 1100 660 440 440 440 440 5280

0 0 35.2 35.2 41.8 24.2 15.4 15.4 15.4 15.4 198.000

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0 10.000

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5 42.500

**B/I Total** 0.0 0.0 0.0 0.0 10.0 8.5 8.5 8.5 8.5 8.5 52.500

Other R 0.0 0.0 2.0 2.0 2.0 1.0 1.0 1.0 1.0 1.0 11.100

Travel R 0.0 0.0 15.0 15.0 15.0 7.5 3.8 3.8 3.8 3.8 67.500

**R Total** 0.0 0.0 17.0 17.0 17.0 8.5 4.8 4.8 4.8 4.8 78.600

**Total** 0.0 0.0 17.0 17.0 27.0 17.0 13.3 13.3 13.3 13.3 131.100

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 52 69 41 29 29 29 29 329

Page 178 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:07 PM

**WBS** 3.5.5.1.4.1 **Description:** Environmental Sensor Ops - Tufts

**Institution :** Tufts U. **Contact** Bing Zhou

Cost of labor and materials to operate and maintain Environmental
Sensors - with personnel from Tufts University

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

329 0 0 329 198 0 131 0 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6 39.600

**B/I Total** 0 0 0 0 220 220 220 220 220 220 1320

0 0 0 0 6.6 6.6 6.6 6.6 6.6 6.6 39.600

Computer Professional R 0 0 880 880 880 440 220 220 220 220 3960

0 0 35.2 35.2 35.2 17.6 8.8 8.8 8.8 8.8 158.400

**R Total** 0 0 880 880 880 440 220 220 220 220 3960

0 0 35.2 35.2 35.2 17.6 8.8 8.8 8.8 8.8 158.400

**Total** 0 0 880 880 1100 660 440 440 440 440 5280

0 0 35.2 35.2 41.8 24.2 15.4 15.4 15.4 15.4 198.000

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 5.0 1.0 1.0 1.0 1.0 1.0 10.000

Travel B/I 0.0 0.0 0.0 0.0 5.0 7.5 7.5 7.5 7.5 7.5 42.500

**B/I Total** 0.0 0.0 0.0 0.0 10.0 8.5 8.5 8.5 8.5 8.5 52.500

Other R 0.0 0.0 2.0 2.0 2.0 1.0 1.0 1.0 1.0 1.0 11.100

Travel R 0.0 0.0 15.0 15.0 15.0 7.5 3.8 3.8 3.8 3.8 67.500

**R Total** 0.0 0.0 17.0 17.0 17.0 8.5 4.8 4.8 4.8 4.8 78.600

**Total** 0.0 0.0 17.0 17.0 27.0 17.0 13.3 13.3 13.3 13.3 131.100

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 52 52 69 41 29 29 29 29 329

Page 179 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:09 PM

**WBS** 3.5.5.2 **Description:** Muon Test Beams

**Institution :** **Contact** Bing Zhou

Costs of materials and labor to ship chambers to CERN and install and
operate them in test beams. The WBS covers the

operating expenses for the H8 and X5 test beam work at CERN and the
so-call \'beam tax\' that each institute must pay for

Muon Subsystem use of these facilities. The calibration data from these
beams are essential to the validation of the CSC

and MDT chamber resolutions with the integration of the precision
alignment system.

20 % ATLAS total.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

13 0 0 13 0 0 13 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

**R Total** 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

**Total** 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 0 0 0 0 0 0 0 13

Page 180 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:10 PM

**WBS** 3.5.5.2.1 **Description:** Muon Test Beam Support - Michigan

**Institution :** U. of Michigan **Contact** Bing Zhou

Labor and materials to cover test beam related expenses at University of
Michigan.

Physicist estimate**Basis of Estimate:**

Work at H8 - coordinated by Michigan group + CERN fee for using the CERN
test beams.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 181 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:11 PM

**WBS** 3.5.5.2.2 **Description:** Muon Test Beam Support - BNL

**Institution :** BNL-muon **Contact** V. Polychronakos

Labor and materials to cover test beam expenses of the CSC system of BNL
personnel at CERN.

Work conducted at X5 beam at CERN.**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 182 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:12 PM

**WBS** 3.5.5.2.3 **Description:** Muon Test Beam Support - Seattle

**Institution :** University of Washington **Contact** Paul Mockett

Cost of labor, travel and materials to support Seattle personnel to work
on H8 Test Beam at CERN

Physicist estimate**Basis of Estimate:**

Physicist**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 183 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:14 PM

**WBS** 3.5.5.2.4 **Description:** Muon Test Beam UCI

**Institution :** U. of California, Irvine-Muon **Contact** Andy
Lankford

Cost of labor and materials for support of UCI engineering and
technicians for H8/X5 test beam work.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 184 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:15 PM

**WBS** 3.5.5.2.5 **Description:** Muon Test Beam - Tufts

**Institution :** Tufts U. **Contact** Krzysztof Sliwa

Cost of labor and materials for computer professional to participate and
analyze H8 test beam data

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 185 of 186

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:13:16 PM

**WBS** 3.5.5.2.6 **Description:** Muon Test Beams - Stony Brook

**Institution :** **Contact** Krzysztof Sliwa

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

13 0 0 13 0 0 13 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

**R Total** 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

**Total** 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.530

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 13 0 0 0 0 0 0 0 13

Page 186 of 186