**Environmental Cost Element Structure**

**at Levels 3, 4, and 5 with Definitions**

**Adjunct**

to

ASTM Classification Standard E2150-02Standard Classification for
Life-Cycle Environmental Work ElementsEnvironmental Cost Element
Structure

Under the Jurisdiction of ASTM Subcommittee E06.81 on Building Economics

**May 2004**

TABLE OF CONTENTS

ACRONYMS [iii](#__RefHeading___Toc10536928Toc10536928Toc10539199)

INTRODUCTION [1](#__RefHeading___Toc10536929Toc10536929Toc10539200)

ALL LEVEL MATRIX [3](#__RefHeading___Toc10536930Toc10536930Toc10539201)

DEFINITIONS [33](#__RefHeading___Toc10536931Toc10536931Toc10539202)

.01.00 Program Management, Support, and Infrastructure (Optional)
[33](#__RefHeading___Toc10536932Toc10536932Toc10539203)

.02.00 Project Management and Support (Operable Unit/Solid Waste
Management Unit) [43](#__RefHeading___Toc10536933Toc10536933Toc10539204)

.03.00 Preparation of Plans and Specifications
[60](#__RefHeading___Toc10536934Toc10536934Toc10539205)

.04.00 Studies/Design and Documentation
[66](#__RefHeading___Toc10536935Toc10536935Toc10539206)

.05.00 Site Work [85](#__RefHeading___Toc10536936Toc10536936Toc10539207)

.06.00 Surveillance and Maintenance
[111](#__RefHeading___Toc10536937Toc10536937Toc10539208)

.07.00 Investigations and Monitoring/Sample Collection
[112](#__RefHeading___Toc10536938Toc10536938Toc10539209)

.08.00 Sample Analysis
[120](#__RefHeading___Toc10536939Toc10536939Toc10539210)

.09.00 Sample Management/Data Validation/Data Evaluation
[127](#__RefHeading___Toc10536940Toc10536940Toc10539211)

.10.00 Treatability/Research and Development
[130](#__RefHeading___Toc10536941Toc10536941Toc10539212)

.11.00 Treatment Plant/Facility/Process
[137](#__RefHeading___Toc10536942Toc10536942Toc10539213)

.12.00 Storage Facility/Process
[142](#__RefHeading___Toc10536943Toc10536943Toc10539214)

.13.00 Disposal Facility/Process
[150](#__RefHeading___Toc10536944Toc10536944Toc10539215)

.14.00 Ordnance and Explosives (OE) Removal and Destruction (CWM is
Included in Waste Management .11 and Technologies .21-.31 and .34)
[157](#__RefHeading___Toc10536945Toc10536945Toc10539216)

.15.00 Drums/Tanks/Structures/Miscellaneous Removal/Abatement
[159](#__RefHeading___Toc10536946Toc10536946Toc10539217)

.16.00 Air Pollution/Gas Collection and Control
[162](#__RefHeading___Toc10536947Toc10536947Toc10539218)

.17.00 Surface Water/Sediments Containment, Collection, and Control
[163](#__RefHeading___Toc10536948Toc10536948Toc10539219)

.18.00 Groundwater Containment, Collection, or Control
[170](#__RefHeading___Toc10536949Toc10536949Toc10539220)

.19.00 Solids/Soils Containment (e.g., Capping/Barrier) Collection or
Control [172](#__RefHeading___Toc10536950Toc10536950Toc10539221)

.20.00 Liquid Waste/Sludge (e.g., UST/AST) Containment, Collection, or
Control [174](#__RefHeading___Toc10536951Toc10536951Toc10539222)

.21.00 In-situ Biological Treatment
[174](#__RefHeading___Toc10536952Toc10536952Toc10539223)

.22.00 Ex-situ Biological Treatment
[177](#__RefHeading___Toc10536953Toc10536953Toc10539224)

.23.00 In-situ Chemical Treatment
[180](#__RefHeading___Toc10536954Toc10536954Toc10539225)

.24.00 Ex-situ Chemical Treatment
[182](#__RefHeading___Toc10536955Toc10536955Toc10539226)

.25.00 In-situ Physical Treatment
[186](#__RefHeading___Toc10536956Toc10536956Toc10539227)

.26.00 Ex-situ Physical Treatment
[192](#__RefHeading___Toc10536957Toc10536957Toc10539228)

.27.00 In-situ Thermal Treatment
[201](#__RefHeading___Toc10536958Toc10536958Toc10539229)

.28.00 Ex-situ Thermal Treatment
[203](#__RefHeading___Toc10536959Toc10536959Toc10539230)

.29.00 In-situ Stabilization/Fixation/Encapsulation
[207](#__RefHeading___Toc10536960Toc10536960Toc10539231)

.30.00 Ex-situ Stabilization/Fixation/Encapsulation
[208](#__RefHeading___Toc10536961Toc10536961Toc10539232)

.31.00 Facility Decommissioning and Dismantlement
[211](#__RefHeading___Toc10536962Toc10536962Toc10539233)

.32.00 Material Handling/Transportation
[235](#__RefHeading___Toc10536963Toc10536963Toc10539234)

.33.00 Disposal [242](#__RefHeading___Toc10536964Toc10536964Toc10539235)

.34.00 Air Emission and Off-Gas Treatment
[247](#__RefHeading___Toc10536965Toc10536965Toc10539236)

.9X OTHER (Use Numbers 90-99)
[251](#__RefHeading___Toc10536966Toc10536966Toc10539237)

#   {#section .unnumbered}

# ACRONYMS

+---------+------------------------------------------------------------+
| **Ac    | **Terms**                                                  |
| ronym** |                                                            |
+---------+------------------------------------------------------------+
| A/E     | Architect Engineer                                         |
+---------+------------------------------------------------------------+
| A/PEG   | Glycolate/Alkali Metal//Polyethylene Glycol                |
+---------+------------------------------------------------------------+
| ACE     | Applied Cost Engineering Team                              |
| Team    |                                                            |
+---------+------------------------------------------------------------+
| ACM     | Asbestos Containing Material                               |
+---------+------------------------------------------------------------+
| ALARA   | As Low as Reasonably Achievable                            |
+---------+------------------------------------------------------------+
| ARAR    | Applicable or relevant and appropriate requirement         |
+---------+------------------------------------------------------------+
| AST     | Aboveground Storage Tank                                   |
+---------+------------------------------------------------------------+
| BRA     | Baseline Risk Assessment                                   |
+---------+------------------------------------------------------------+
| BTEX    | Benzene, Toluene, Ethyl benzene, and Xylene                |
+---------+------------------------------------------------------------+
| BTU     | British Thermal Unit                                       |
+---------+------------------------------------------------------------+
| CDF     | Confined Disposal Facility                                 |
+---------+------------------------------------------------------------+
| CEP     | Catalytic Extraction Process                               |
+---------+------------------------------------------------------------+
| CERCLA  | Comprehensive Environmental Response, Compensation, and    |
|         | Liability Act                                              |
+---------+------------------------------------------------------------+
| CFR     | Code of Federal Regulations                                |
+---------+------------------------------------------------------------+
| CLP     | Certified Laboratory Procedure                             |
+---------+------------------------------------------------------------+
| CMS     | Corrective Measure Study                                   |
+---------+------------------------------------------------------------+
| COA     | Code of Accounts                                           |
+---------+------------------------------------------------------------+
| COE     | Corps of Engineers                                         |
+---------+------------------------------------------------------------+
| CW      | Circulating Well                                           |
+---------+------------------------------------------------------------+
| CWM     | Chemical Warfare Materials                                 |
+---------+------------------------------------------------------------+
| D&D     | ######## Decontamination and Decommissioning               |
+---------+------------------------------------------------------------+
| DDT     | 1,1,1-trichloro-2,2-bis(p-chlorophenyl)ethane              |
+---------+------------------------------------------------------------+
| DNAPL   | Dense Non-Aqueous Phase Liquids                            |
+---------+------------------------------------------------------------+
| DOD     | Department of Defense                                      |
+---------+------------------------------------------------------------+
| DOE     | Department of Energy                                       |
+---------+------------------------------------------------------------+
| EA      | Each                                                       |
+---------+------------------------------------------------------------+
| EA/YR   | Each per Year                                              |
+---------+------------------------------------------------------------+
| EC^2^   | Environmental Cost Engineering Committee                   |
+---------+------------------------------------------------------------+
| ECAS    | Environmental Cost Analysis System                         |
+---------+------------------------------------------------------------+
| ECES    | Environmental Cost Element Structure                       |
+---------+------------------------------------------------------------+
| EM      | Environmental Management                                   |
+---------+------------------------------------------------------------+
| EPA     | Environmental Protection Agency                            |
+---------+------------------------------------------------------------+
| ER      | Environmental Restoration                                  |
+---------+------------------------------------------------------------+
| FRTR    | Federal Remediation Technology Roundtable                  |
+---------+------------------------------------------------------------+
| FS      | Feasibility Study                                          |
+---------+------------------------------------------------------------+
| GAC     | Granular Activated Carbon                                  |
+---------+------------------------------------------------------------+
| GIS     | Geographical Information System                            |
+---------+------------------------------------------------------------+
| HEC     | High Energy Corona                                         |
+---------+------------------------------------------------------------+
| HEPA    | High Efficiency Particulate Air                            |
+---------+------------------------------------------------------------+
| HQ      | Headquarters                                               |
+---------+------------------------------------------------------------+
| Hr.     | Hour                                                       |
+---------+------------------------------------------------------------+
| HRS     | Hazard Ranking System                                      |
+---------+------------------------------------------------------------+
| HTRW    | Hazardous, Toxic, and Radioactive Waste                    |
+---------+------------------------------------------------------------+
| HVAC    | Heating, Ventilation, and Air Conditioning                 |
+---------+------------------------------------------------------------+
| ICEG    | Interagency Cost Estimating Group                          |
+---------+------------------------------------------------------------+
| ISM     | Integrated Safety Management                               |
+---------+------------------------------------------------------------+
| ISV     | In-situ Vitrification                                      |
+---------+------------------------------------------------------------+
| KG      | Kilogram                                                   |
+---------+------------------------------------------------------------+
| KM      | Kilometer                                                  |
+---------+------------------------------------------------------------+
| KWH     | Kilowatt hour                                              |
+---------+------------------------------------------------------------+
| LNAPL   | Light Non-Aqueous Phase Liquids                            |
+---------+------------------------------------------------------------+
| LS      | Lump Sum                                                   |
+---------+------------------------------------------------------------+
| LS/YR   | Lump Sum per Year                                          |
+---------+------------------------------------------------------------+
| LSA     | Low Specific Activity                                      |
+---------+------------------------------------------------------------+
| LTS     | Long-Term Stewardship                                      |
+---------+------------------------------------------------------------+
| LTSM    | Long-Term Surveillance and Maintenance                     |
+---------+------------------------------------------------------------+
| M       | Meter                                                      |
+---------+------------------------------------------------------------+
| MO      | Month                                                      |
+---------+------------------------------------------------------------+
| M/YR    | Meters per Year                                            |
+---------+------------------------------------------------------------+
| M^2^    | Square Meters                                              |
+---------+------------------------------------------------------------+
| M^2^/YR | Square Meters per Year                                     |
+---------+------------------------------------------------------------+
| M^3^    | ######## Cubic Meter                                       |
+---------+------------------------------------------------------------+
| M^3^/YR | Cubic Meters per Year                                      |
+---------+------------------------------------------------------------+
| MGD     | Million Gallons per Day                                    |
+---------+------------------------------------------------------------+
| NEPA    | National Environmental Policy Act                          |
+---------+------------------------------------------------------------+
| NPDES   | National Pollution Discharge Elimination System            |
+---------+------------------------------------------------------------+
| O&M     | Operations and Maintenance                                 |
+---------+------------------------------------------------------------+
| OB      | Open Burn                                                  |
+---------+------------------------------------------------------------+
| OD      | Open Detonation                                            |
+---------+------------------------------------------------------------+
| OE      | Ordnance and Explosives                                    |
+---------+------------------------------------------------------------+
| OECD    | Organization of Economic Cooperation and Development       |
+---------+------------------------------------------------------------+
| OR      | Oak Ridge                                                  |
+---------+------------------------------------------------------------+
| PA/SI   | Preliminary Assessment/Site Investigation                  |
+---------+------------------------------------------------------------+
| PAH     | Polycyclic Aromatic Hydrocarbons                           |
+---------+------------------------------------------------------------+
| PCB     | Polychlorinated Biphenyls                                  |
+---------+------------------------------------------------------------+
| PCP     | Pentachlorophenol                                          |
+---------+------------------------------------------------------------+
| POTW    | Publicly Owned Treatment Works                             |
+---------+------------------------------------------------------------+
| PPE     | Personal Protection Equipment                              |
+---------+------------------------------------------------------------+
| PRP     | Potentially Responsible Party                              |
+---------+------------------------------------------------------------+
| PSI     | Pounds per Square Inch                                     |
+---------+------------------------------------------------------------+
| PSIG    | Pounds per Square Inch Gauge                               |
+---------+------------------------------------------------------------+
| QA      | Quality Assurance                                          |
+---------+------------------------------------------------------------+
| QC      | Quality Control                                            |
+---------+------------------------------------------------------------+
| RA      | Remedial Action                                            |
+---------+------------------------------------------------------------+
| RBC     | Rotating Biological Contactor                              |
+---------+------------------------------------------------------------+
| RCRA    | Resource Conservation and Recovery Act                     |
+---------+------------------------------------------------------------+
| RD      | Remedial Design                                            |
+---------+------------------------------------------------------------+
| RFA     | RCRA Facility Assessment                                   |
+---------+------------------------------------------------------------+
| RFI     | RCRA Facility Investigation                                |
+---------+------------------------------------------------------------+
| RI      | Remedial Investigation                                     |
+---------+------------------------------------------------------------+
| RL      | Richland                                                   |
+---------+------------------------------------------------------------+
| RSA     | Reactor Scram Assembly                                     |
+---------+------------------------------------------------------------+
| SLTM    | Surveillance and Long-Term Maintenence                     |
+---------+------------------------------------------------------------+
| SRS     | Savannah River Site                                        |
+---------+------------------------------------------------------------+
| SVE     | Soil Vapor Extraction                                      |
+---------+------------------------------------------------------------+
| SVOC    | Semi-Volatile Organic Compound                             |
+---------+------------------------------------------------------------+
| TCE     | Trichlorethylene                                           |
+---------+------------------------------------------------------------+
| TNT     | Tri-Nitro-Toluene                                          |
+---------+------------------------------------------------------------+
| UOM     | Unit of Measure                                            |
+---------+------------------------------------------------------------+
| UST     | Underground Storage Tanks                                  |
+---------+------------------------------------------------------------+
| UV      | Ultraviolet                                                |
+---------+------------------------------------------------------------+
| UXO     | Unexploded Ordnance                                        |
+---------+------------------------------------------------------------+
| VE      | Value Engineering                                          |
+---------+------------------------------------------------------------+
| VOC     | Volatile Organic Compound                                  |
+---------+------------------------------------------------------------+
| WBS     | Work Breakdown Structure                                   |
+---------+------------------------------------------------------------+
| WIPP    | Waste Isolation Pilot Plant                                |
+---------+------------------------------------------------------------+
| WM      | Waste Management                                           |
+---------+------------------------------------------------------------+

# INTRODUCTION

ASTM Standard E2150-02, Standard Classification for Life-Cycle
Environmental Work ElementsEnvironmental Cost Element Structure,
establishes the first two levels of the cost structure. In many cases,
users may require more details of environmental costs than are contained
in the Standard. This Adjunct provides more detailed elements and
definitions of the Environmental Cost Element Structure (ECES) at Levels
3, 4, and 5 that are needed to support the Standard.

The ECES is a comprehensive hierarchical list of elements (tasks, items,
or products) required to accomplish an environmental management project.
The ECES concept was conceived by the Interagency Environmental Cost
Engineering Committee consisting of members from the Department of
Energy, the Environmental Protection Agency, the Corps of Engineers, the
Navy, the Air Force, NASA, and Department of the Interior. The ECES
Standard and this Adjunct together contain up to five levels of detail.
Level 1 (uppermost tier) elements encompass the life-cycle phases of an
environmental program, Level 2 elements list major work products or
categories of work generally required to accomplish the Level 1
elements, and Level 3 elements provide a more detailed breakdown of
elements required to perform environmental work. The elements at Levels
4 and 5 are further extensions of Level 3 and Level 4 elements providing
more details to describe the work.

The Adjunct includes a table with all five levels of the ECES structure.
The descriptions, however, focus on the detailed elements of work
established at Levels 3, 4, and 5. The descriptions indicate what items
are included, and as appropriate, not included for the element and refer
to those elements that are more applicable when performing environmental
management work. Each detailed element also includes the phase number, a
list of subordinate elements, supplemental notes as required, and units
of measure (UOM). For those programs, projects, or organizations that
have a need for a more detailed breakdown of cost elements than is
available in this Adjunct, it is recommended that the detailed breakdown
summarize at least to the level provided in the Adjunct.

It should be noted that the environmental technologies included in this
document are currently known technologies. When new technologies for
environmental cleanup are developed and deployed the Standard and the
Adjunct will be updated. Use of these technologies or other new
technologies will depend on site conditions, and input from users,
stakeholders and/or regulators.

This page intentionally left blank.

# ALL LEVEL MATRIX

Print the Excel file and insert the matrix pages here.

# DEFINITIONS

## .01.00 Program Management, Support, and Infrastructure (Optional)

> **.01.01 Program Management**
>
> ***All Phases***---Activities by personnel who plan and oversee and
> plan the environmental program and develop and coordinate policy.
> Activities include develop guidance, resolve of environmental
> compliance and project integration issues, and management of multiple
> projects. UOM=LS
>
> *.01.01.01 Program Planning*
>
> ***All Phases***---Plan and establish goals, missions, organizational
> hierarchy, and strategies; coordinate and evaluate work; evaluate
> contracting approaches; and related tasks. Obtain personnel and other
> resources (e.g., computers, travel funds, supplies) needed for
> planning such activities. UOM=LS
>
> *.01.01.02 Compliance Management*

***All Phases***---Manage and supervise to ensure that the program
remains compliant with regulatory and technical requirements and
development of program procedures and policies. UOM=LS

> *.01.01.03 Pollution Prevention Management*
>
> ***All Phases***---Establish policies, develop documents, and perform
> activities to ensure program is conducting pollution prevention and
> waste minimization activities. UOM=LS
>
> *.01.01.04 Conservation/Environmental Program Management*
>
> ***All Phases***---Manage and supervise other managers and manage the
> program wide activities, including coordinate work, evaluate
> personnel, and provide overall guidance. UOM=LS
>
> *.01.01.05 Meetings and Interfaces*
>
> ***All Phases***---Attend, participate in, and conduct meetings and
> interfaces to discuss issues, plan activities, coordinate efforts,
> support auditors, or address other program needs. Cost of travel and
> per diem for attending and participating in meetings are included
> here. UOM=LS
>
> *.01.01.06 Budgeting and Financial Controls/Tracking/Reporting*
>
> ***All Phases***---Prepare, consolidate, update, allocate, manage,
> track, control, and report cost, budgets, and financial information.
> Also, respond to budget requests from various organizations, draft
> congressional reports, and compile questions and answers. UOM=LS
>
> *.01.01.9X Other*
>
> ***All Phases***---Other activities associated with personnel
> resources. UOM=LS
>
> **.01.02 Program Support**

***All Phases***---Provide support to the program including travel,
training, public affairs, community relations, engineering support,
legal support, administrative support, regulatory agency support, and
procurement of equipment and supplies for offices. Consultants who
provide program planning and program management support are also
included. . UOM=LS

> *.01.02.01 Training/Certification*
>
> ***All Phases***---Develop training course and/or costs to train and
> certify personnel that are funded at the program level. Element
> includes costs for computer based training, and for instructors,
> classrooms, equipment rentals, supplies, and record keeping of
> training and certifications. UOM=Hr.
>
> .01.02.01.01 HAZWOPER Training
>
> ***All Phases***---Develop training course and/or costs to train and
> maintain qualification of personnel on hazardous waste operation
> initial and refresher training course and requirements. UOM=Hr.
>
> .01.02.01.02 Site Orientation/Emergency Training
>
> ***All Phases***---Develop training course and/or costs to train
> personnel on site orientation, dosimeter usage, site rules, policies
> (i.e., diversity, sensitivity, benefits, etc.), and emergency
> procedures (exit routes, exposure minimization, emergency announcement
> and phone numbers, etc.). UOM=Hr.
>
> .01.02.01.03 Security Training
>
> ***All Phases***---Develop training course and/or costs to train
> personnel on security procedures and rules. UOM=Hr.
>
> .01.02.01.04 Ethics Training
>
> ***All Phases***---Develop training course and/or costs to train
> personnel on ethics procedures and rules. UOM=Hr.
>
> .01.02.01.05 Waste Containment, Handling, Labeling, Packaging,
> Ttransportation, and Ddisposal
>
> ***All Phases***---Develop training course and/or costs to train
> personnel on handling, packaging, labeling, transportation, and
> disposal of waste including hazardous, mixed, and radioactive waste.
> UOM=Hr.
>
> .01.02.01.9X Other Training and Certification
>
> ***All Phases***---Other training and certification courses not
> mentioned above. UOM=Hr.
>
> *.01.02.02 Public Affairs/Community Relations*
>
> ***All Phases***---Activities and costs associated with public affairs
> and community relations such as tours of the site, interaction with
> news media, distribution of videos, and other similar tasks. UOM=LS
>
> *.01.02.03 Administrative Support*

***All Phases***---Provide clerical/secretarial support such as word
processing, collecting and compile administrative information, process
travel and procurement, track time and review timesheets for
completeness and accuracy, answer phones, and similar tasks captured
under program account. UOM=LS

> *.01.02.04 Procurement and Contracting - Equipment, Material, and
> Labor*
>
> ***All Phases***---Support contracting or procurement activities
> (e.g., obtain site-wide contractors; track status of site contracts;
> track procurements; purchase items for use at site; and establish
> procurement strategy, goals, and policies). UOM=LS
>
> *.01.02.05 Engineering and Supervision*
>
> ***All Phases***---Provide technical support, engineering, and
> supervision for the program. UOM=LS
>
> *.01.02.06 Surveying and Quality Control*
>
> ***All Phases***---Survey the site or program and ensure quality
> assurance and control of on-site activities and programs. Activities
> include: Conduct self-assessments, inspect products and equipment,
> review policies and business practices, and related activities. The
> survey or inspection may be technical (e.g., engineering inspection of
> program, completeness and quality of work) or administrative type
> (e.g., ensuring correct hours and charge codes are used). UOM=LS
>
> *.01.02.07 Legal Support/Regulatory Interaction*
>
> ***All Phases***---Provide legal and regulatory support for law suits,
> interpretation of contracts and regulations, regulatory interaction,
> labor arbitration and mediation, fraud issues, and other similar tasks
> at the program level. UOM=LS
>
> *.01.02.08 Medical/Health and Safety*
>
> ***All Phases***---Develop and implement medical, health, and safety
> program such as personnel dosimetry, radiation counting and portal
> access monitoring, and related tasks at the program level. UOM=LS
>
> .01.02.08.01 Personnel Dosimetry
>
> ***All Phases***---Personnel dosimetry activities (i.e., read, keep
> records, track exposure, issue reports, develop and maintain
> procedures, etc.) that are captured at the site/program account.
> UOM=LS
>
> .01.02.08.02 Personnel Radiation Counting
>
> ***All Phases***---Personnel radiation counting activities (i.e.,
> read, keep records, track exposure, issue reports, develop and
> maintain procedures, etc.) that are captured at the site/program
> account. UOM=LS
>
> .01.02.08.03 Personal Protective Equipment/Respirators/Ventilators
>
> ***All Phases***---Purchase, store, track, calibrate, repair, and
> maintain personnel protective equipment that is captured at the
> site/program account. UOM=LS
>
> .01.02.08.04 Industrial Safety (Heat, Cold, Stress, Noise, Odor
> Monitoring; Industrial Hygiene, Confined Space, Etc)
>
> ***All Phases***---Support and oversee industrial safety activities
> that are captured at the site/program account. UOM=LS
>
> .01.02.08.05 First Aid/Emergency Response
>
> ***All Phases***---Perform first aid and emergency response at the
> site/program level. Includes site emergency preparedness such as
> conduc~~t~~ and participate in emergency drills and evacuations.
> UOM=LS
>
> .01.02.08.06 General Safety Monitor
>
> ***All Phases***---Perform support and oversight for general safety
> monitoring that is captured at the site/program account. UOM=LS
>
> .01.02.08.07 Safety Evaluation and Investigations
>
> ***All Phases***---Perform support and oversight for safety evaluation
> and investigation activities that are captured at the site/program
> account. UOM=LS
>
> .01.02.08.08 Dosimetry System (Electronic And Thermoluminescence
> Dosimeter Reader)
>
> ***All Phases***---Issue and maintain dosimetry readers that are
> captured at the site/program account.. UOM=LS
>
> .01.02.08.09 Instrument Calibration, Health and Safety QA/QC
>
> ***All Phases***---Calibrate medical, safety, and health equipment,
> and ensure that the quality assurance and quality control of the
> equipment are met. These costs are captured at the site/program
> account. UOM=LS
>
> .01.02.08.10 Medical Examinations
>
> ***All Phases***---Provide for personnel medical examinations that are
> captured at the site/program account. UOM=EA
>
> .01.02.08.11 Portal or Access Monitoring
>
> ***All Phases***---Support for portal or access monitoring that is
> captured at the site/program account. UOM=LS
>
> .01.02.08.12 Criticality Safety Program
>
> ***All Phases***---Developoversee, and implement nuclear criticality
> and radiation safety program, Activities including ALARA program, and
> records management. Also includes: drafting policies on radiation
> exposure and nuclear safety, reviewing and update of documents, and
> related activities. UOM=LS
>
> *.01.02.09 Consultants and Expertss*
>
> ***All Phases***---Obtaining and utilize consultants and experts.
> UOM=LS
>
> *.01.02.10 Human Resources*
>
> ***All Phases***---Perform benefits administration, including:
> negotiate employee salary/payroll, investigate and resolve employee
> complaints, interact with unions, develop and distribute job
> descriptions, advertise, screen and test employees, check references,
> ensure diversity and equal employment opportunity, maintain employee
> records and data, develop and establish human resource policies, and
> related services.. UOM=LS
>
> *.01.02.9X Other*

***All Phases***---Other activities associated with performing program
support requirements. UOM=LS

> **.01.03 Program Infrastructure**
>
> ***All Phases***---This element accounts for resources associated with
> development and maintaining infrastructure and property ownership.
> This includes overhead elements such as: insurance, interest, fees,
> rent, warehousing, building maintenance, and equipment maintenance.
> UOM=LS
>
> *.01.03.01 Cost of Ownership*
>
> ***All Phases***---Costs associated with owning the program or site
> such as leasing space, housing, or facilities; owning or leasing
> equipment; and other fixed costs related to environmental work. UOM=LS
>
> .01.03.01.01 Rent for Office Space and Housing

###### ***All Phases***---Rent or lease office space and/or housing. UOM=MO

> .01.03.01.02 Fixed Costs Related to Environmental Work
>
> ***All Phases***---Fixed costs such as depreciation expenses, cost of
> storage, maintenance of unused equipment, and other similar costs.
> UOM=LS
>
> .01.03.01.03 Ownership of Temporary Construction Facilities
>
> ***All Phases***---Cost associated with ownership of temporary
> construction facilities such as depreciation, inspection, maintenance,
> and storage fees. UOM=LS
>
> .01.03.01.9X Other
>
> ***All Phases***---Other costs associated with owning the site. UOM=LS
>
> *.01.03.02 Interest and Fees and Cost of Money*
>
> ***All Phases***---Interests and fees paid or earned on loans. Cost of
> commissions and fees associated with investments are included with
> this element. UOM=LS
>
> *.01.03.03 Reserved for Future Use*
>
> *.01.03.04 General and Administrative*
>
> ***All Phases***---Provide for accounting, payroll, office supplies,
> corporate officers, travel for corporate officers, marketing, office
> moves and relocations, and other miscellaneous costs not captured in
> other ECES elements such as .01.02.10 or .01.03.07. UOM=LS
>
> *.01.03.05 Award Fee*
>
> ***All Phases***---Incentive fees, in addition to fixed fees
> associated with performance on a contract. UOM=LS
>
> *.01.03.06 Fixed Fee*
>
> ***All Phases***---Fees associated with performance on a contract
> minus less incentives. UOM=LS
>
> *.01.03.07 Support Services*
>
> ***All Phases***---Services provided to support the functioning and
> operations of a program or site. UOM=LS
>
> .01.03.07.01 Computer Support/Hotline

***All Phases***---Provide computer hardware, software, and Internet
support such as installation of hardware and software, testing, homepage
development and hosting, e-mail services, hotline help, and related
tasks. Programming and database development for specific applications
should be captured under .09 or .10.10. . UOM=LS

> .01.03.07.02 Cafeteria/food Services
>
> ***All Phases***---Provide snack, food, and cafeteria services to the
> site. UOM=LS
>
> .01.03.07.03 Cleaning/Janitorial
>
> ***All Phases***---Provide cleaning and janitorial services to
> offices, housing, and other facilities. UOM=LS
>
> .01.03.07.04 Laundry
>
> ***All Phases***---Provide hot and cold laundry services at the site..
> UOM=LS
>
> .01.03.07.05 Transportation Services
>
> ***All Phases***---Establish and provide services for employees to
> travel by bus, van, automobile, or bicycle between offices, sites, and
> other locations.. UOM=KM
>
> .01.03.07.06 Mail Services
>
> ***All Phases***---Establish and provide service for sending,
> collecting, receiving, delivering, and distributing mail and packages
> for the site.. UOM=LS
>
> .01.03.07.07 Library Services
>
> ***All Phases***---Establish and provide library services such as
> purchase and organize of books, records, videos, and documents;
> maintain and track borrowed items; research and find articles,
> documents, and other information; and other library services. UOM=LS
>
> .01.03.07.08 Video and Photography
>
> ***All Phases***---Establish and provide services for video taping,
> filming, and photographing and for the editing and development of
> these products.. UOM=LS
>
> .01.03.07.9X Other
>
> ***All Phases***---Other support services not identified above. UOM=LS
>
> *.01.03.08 Project Utilities*
>
> ***All Phases***---Cost of utilities that is captured under the
> program account. UOM=LS
>
> .01.03.08.01 Telephone Usage
>
> ***All Phases***---Cost of telephone, faxes, Internet access, and
> other communication media that is captured under the program account.
> UOM=LS
>
> .01.03.08.02 Electrical Usage
>
> ***All Phases***---Cost of electrical/electricity use that is captured
> under the program account. UOM=KWH
>
> .01.03.08.03 Sewer Usage
>
> ***All Phases***---Cost associated with sewer service that is captured
> under the program account. UOM=M^3^
>
> .01.03.08.04 Water Usage
>
> ***All Phases***---Cost associated with clean water distribution,
> maintenance, and usage that is captured under the program account.
> UOM=M^3^
>
> .01.03.08.05 Gas Usage
>
> ***All Phases***---Cost associated with gas usage that is captured
> under the program account. UOM=M^3^
>
> .01.03.08.9X Other
>
> ***All Phases***---Cost associated with other utilities that are not
> captured by above elements. UOM=LS
>
> *.01.03.09 Miscellaneous Project Expenses*
>
> ***All Phases***---Miscellaneous or minor project expenses that are
> not captured under Program Infrastructure. UOM=LS
>
> *.01.03.10 Equipment Maintenance and Storage (Motor Pool)*

***All Phases***---Establish and operate the shop area for maintenance
and storage (i.e., equipment and motor pool) of equipment (i.e.,
forklifts, cranes), trucks, automobiles, and other items. Cost of
transfer of equipment to pool and storage area is are also included.
UOM=M^2^

> *.01.03.11 Traffic Control and Security (.01.02.08)*
>
> ***All Phases***---Eestablish the initial traffic and security program
> and operate the traffic control and security systems. Activities
> include: develop traffic and security policies and training. UOM=LS
>
> .01.03.11.01 Guardhouses
>
> ***All Phases***---Install or construct and operate and maintain
> guardhouses. UOM=M^2^
>
> .01.03.11.02 Access Monitoring, Protection, and Control
>
> ***All Phases***---Construct access facilities, and perform access
> monitoring, protection, and control operations. Costs also include
> badging and the development of policies and training to implement this
> element. UOM=LS
>
> .01.03.11.03 Barricades and Barriers
>
> ***All Phases***---Establish and remove, if needed, barricades and
> barriers for security of facilities and personnel. UOM=M
>
> .01.03.11.04 Administrative Controls
>
> ***All Phases***---Develop, install, and implement administrative
> controls (e.g., signs, markers, access policies) for traffic and
> security. UOM=LS
>
> .01.03.11.05 Deployment of Guards and Security Forces
>
> ***All Phases***---Deploy guards and security forces for various
> purposes. UOM=EA
>
> .01.03.11.06 Traffic Control, Signs and Markers, Barricades, Road
> Markings, Etc.
>
> ***All Phases***---Install and maintain controls, signs, markers,
> lights, barricades and other items for traffic management. UOM=LS
>
> .01.03.11.9X Other
>
> ***All Phases***---Other costs associated with traffic control and
> security. UOM=LS
>
> *.01.03.12 General Site Maintenance (Road Clearing, Snow Removal, Site
> Cleanup, Etc.)*
>
> ***All Phases***---Perform general site maintenance such as road
> clearing, lawn upkeep, snow removal, site cleanup, and road and
> facility maintenance. UOM=M^2^
>
> *.01.03.13 Contingency*
>
> ***All Phases***---The amount set aside to account for unforeseen
> events and other risks. UOM=LS
>
> *.01.03.14 Taxes*

***All Phases***---Taxes that are included in the cost of the program.
These do not include payroll taxes such as social security,
unemployment, or worker\'s compensation that are part of the labor
personnel cost. UOM=LS

> .01.03.14.01 Federal Tax
>
> ***All Phases***---Taxes that are levied by the Federal Government
> against income of a company. UOM=LS
>
> .01.03.14.02 State Tax
>
> ***All Phases***---Taxes that are levied by the state Government
> against income of a company. UOM=LS
>
> .01.03.14.03 Local or County Taxes
>
> ***All Phases***---Taxes levied by the city, communities or the county
> for use of its facilities or services, or for being located in
> specialty areas such as a flood control district.. UOM=LS
>
> .01.03.14.04 Sale Taxes
>
> ***All Phases***---Taxes on the sale on material and equipment
> purchased. UOM=LS
>
> .01.03.14.9X Other
>
> ***All Phases***---Other taxes such as property taxes or foreign taxes
> that may apply. UOM=LS
>
> *.01.03.15 Insurance*
>
> ***All Phases***---Cost for insurance such as liability, builder\'s
> risk, bid bond, performance bond, payment bond, and other insurance
> that my be needed. UOM=LS
>
> *.01.03.16 Work Force Transition*
>
> ***All Phases***---Transitioning the work force from current work type
> to another field or for reducing the work force. UOM=LS
>
> .01.03.16.01 Orderly Progression From Operations to Shutdown
>
> ***All Phases***---Activities associated with progression from
> operations to shutdown such as development of policies and procedures,
> closing of facilities and offices, shutdown of areas, and movement of
> personnel. UOM=LS
>
> .01.03.16.02 Staff Reduction
>
> ***All Phases***---Cost associated with staff reduction such as
> severance pay, counseling, identifying areas of need, mailing and
> announcements, reassignment of personnel, and related tasks. UOM=LS
>
> .01.03.16.03 Re-assignment/Training
>
> ***All Phases***---Reassign personnel and provide training for new
> responsibilities. UOM=EA
>
> .01.03.16.04 Key Employee Retention/Incentive Programs
>
> ***All Phases***---Incentives to retain employees or to encourage
> early retirement and resignations. UOM=LS
>
> .01.03.16.9X Other
>
> ***All Phases***---Other costs associated with work force transition.
> UOM=LS
>
> *.01.03.17 Fire Protection*
>
> ***All Phases***---Establish, operate, and maintain the site fire
> protection program. UOM=LS
>
> *.01.03.18 Refueling Station/Maintenance Shop*
>
> ***All Phases***--- Establish, operate, and maintain the refueling
> station and shop for minor maintenance of vehicles (e.g., filling
> windshield wiper and radiator fluids, cleaning of windshields,
> vacuuming, etc). UOM=LS
>
> *.01.03.19 Asset Recovery*
>
> ***All Phases**---*Sale of equipment and material such as clean or
> unused pumps, precious materials, facilities, land and other items.
> UOM=LS
>
> *.01.03.20 Contractor Transition Cost*
>
> ***All Phases***---Costs associated with transitioning of contractors
> such as changing documents, establishing new policies, establishing
> offices, reorganizing, accommodating new accounting structures, and
> similar activities. UOM=LS
>
> *.01.03.9X Other*
>
> ***All Phases***---Other costs associated with Program Infrastructure.
> UOM=LS
>
> **.01.04 Government-Personnel Resources**
>
> ***All Phases***---Government personnel who oversee and plan the
> environmental program, and develop and coordinate policy. Activities
> include development of guidance, resolution of environmental
> compliance and project integration issues, and management of multiple
> projects. UOM=LS
>
> **.01.05 Government-Program Support**
>
> ***All Phases***---Government resources to provide support to the
> environmental program. This would include resources for travel,
> training, public affairs, community relations, engineering support,
> legal support, administrative support, regulatory agency support,
> procurement of equipment and supplies for offices, and consultants who
> provide program planning and program management support. UOM=LS
>
> **.01.06 Government-Program Infrastructure**
>
> ***All Phases***---Government resources associated with maintaining a
> Government agency\'s infrastructure and property ownership. This
> includes overhead elements such as insurance, interest, fees, rent,
> warehousing, building maintenance, equipment maintenance, etc.
> required to implement environmental programs. UOM=LS
>
> **.01.9X Other**
>
> ***All Phases***---Other costs associated with program management,
> support, and infrastructure. UOM=LS

## .02.00 Project Management and Support (Operable Unit/Solid Waste Management Unit)

> **.02.01 Project Management/Support/Administration**
>
> ***All Phases***---Personnel and resources for the management and
> control of project activities. The element also includes scoping:
> scope, plan, estimate, execute, track, control, report, analyze, and
> close the project. This element also includes direct management of the
> project and the support and administrative functions needed for
> successful project management. UOM=LS
>
> *.02.01.01 Project Management*
>
> ***All Phases***---Manage the project to ensure the scope, cost, and
> schedule are established and maintained. UOM=LS
>
> .02.01.01.01 Develop Cost Estimate
>
> ***All Phases***---Initiate, develop, revise, and maintain project
> cost estimate for baselines, bids, change orders, and other uses.
> UOM=LS
>
> .02.01.01.02 Cost/Schedule Control System
>
> ***All Phases***---Develop, track, and control cost and schedule;
> develop and print reports and charts; and update the cost/schedule
> control system. UOM=LS
>
> .02.01.01.03 Value Engineering/Cost Analysis
>
> ***All Phases***---Establish and implement an organized application of
> common sense and technical knowledge directed at finding and
> eliminating unnecessary costs in a project. UOM=LS
>
> .02.01.01.04 Engineering Network Analysis
>
> ***All Phases***---Develop and upgrade the engineering network
> analysis, develop and print reports and charts, and maintain the
> network system. UOM=LS
>
> .02.01.01.05 Equipment Status
>
> ***All Phases***---Personnel and systems to manage, track, and report
> the status of equipment and equipment inventory. UOM=LS
>
> .02.01.01.06 Scoping Meetings to Define Project Scope and Clean-Up
> Goals
>
> ***Phases 1-3***---Attend meetings with management, clients,
> regulators, stakeholders, and other parties to discuss and present
> issues. UOM=LS
>
> .02.01.01.07 Site Visit
>
> ***All Phases***---Travel and personnel cost associated with going to
> site to review status of project, to survey site, and perform other
> activities. UOM=LS
>
> .02.01.01.08 Data Evaluation
>
> ***All Phases***---Evaluate data, reports, and documents. Also
> includes developing forecasts and trends based on the evaluations.
> UOM=LS

.02.01.01.09 Public Meetings/Hearings (i.e., With Potentially
Responsible Parties)

> ***Phases 1-3***---Attend public meetings/hearings with potentially
> responsible parties (PRP), stakeholders, regulators, management, and
> other personnel or organizations. UOM=LS
>
> .02.01.01.10 Reviews and Reports
>
> ***All Phases***---Participate in reviews such as cost audits,
> engineering design reviews, schedule review, document reviews, and
> document reviews and develop presentations and reports on review
> findings. UOM=EA
>
> .02.01.01.11 Proposed Plan
>
> ***Phases 1-3***---Provide support and input to the development of a
> plan which outlines the nature and extent of contamination at the
> site, the alternatives evaluated, and the preferred approach to
> remediation, and distribute plan to the public for input and comment.
> UOM=LS
>
> .02.01.01.12 Responsiveness Summary Report
>
> ***All Phases***---Review comments, and draft, review, and update
> reports that summarize the agency/organization responses to public,
> stakeholder, and regulatory concerns and comments. UOM=EA
>
> .02.01.01.13 Work Assignment Closeout

***All Phases***---Activities involved with closing out a work
assignment such as: ensure all work assignment requirements and criteria
have been met; and financial closure, such as ensure all money has been
paid and funds deobligated. UOM=EA

> .02.01.01.14 Project Closeout
>
> ***All Phases***---Activities involved with closing out projects such
> as: ensure all project criteria have been met satisfactorily, plan
> physical closure of site or project, and ensure financial closure
> (e.g., ensure all bills have been paid, funds deobligated, and money
> is removed from accounts). UOM=EA
>
> .02.01.01.15 Field Supervision
>
> ***All Phases***---Coordinate, report, and supervise labor and
> professional personnel at the work or project site. This activity also
> includes field- engineering activities. UOM=LS
>
> .02.01.01.16 QA/QC and Site Inspection
>
> ***All Phases***---Perform quality assurance, quality control, and
> site inspection to ensure compliance with technical specifications,
> environmental laws, health and safety regulations, and other
> requirements. UOM=LS
>
> .02.01.01.17 Schedules and Schedule Estimates
>
> ***All Phases***---Determine, develop, and refine the schedule,
> including schedule contingency, for the project. UOM=LS
>
> .02.01.01.18 Product Review, Inspection, Testing, and Acceptance
>
> ***Phases 3 and 4***---Review, test, evaluate, and inspect products
> and services prior to acceptance to ensure the products or services
> meet the specifications. UOM=LS
>
> .02.01.01.9X Other
>
> ***All Phases***---Other project management activities. UOM=LS
>
> *.02.01.02 Support Subcontracting Activities*

***All Phases***---Support for subcontracting activities such as
procurement, management, and oversight of subcontractor. UOM=LS

> .02.01.02.01 Procurement of Subcontractors
>
> ***All Phases***---Support for the procurement of subcontractors.
> UOM=LS
>
> .02.01.02.02 Subcontract Management
>
> ***All Phases***---Manage and oversee subcontractors. UOM=LS
>
> .02.01.02.03 Contractor QA Program
>
> ***All Phases***---Develop, implement, and perform contractor quality
> assurance program. UOM=LS
>
> .02.01.02.04 Coordination With Analytical Laboratory
>
> ***All Phases***---Coordinate and integrate activities with analytical
> laboratories. UOM=LS
>
> .02.01.02.9X Other
>
> ***All Phases***---Other costs associated with supporting
> subcontracting activities. UOM=LS
>
> *.02.01.03 Administration/Reporting*

***All Phases***---Provide for project administration and reporting
tasks and supports such as preparing agenda, attending and participating
in meetings, coordinating with personnel, and related tasks. UOM=LS

> .02.01.03.01 Meeting Participation/Routine Communications
>
> ***All Phases***---Participate in meetings and conduct routine
> coordination, communications, and briefings. UOM=LS
>
> .02.01.03.02 Presentation Materials
>
> ***All Phases***---Prepare and print presentation and briefing
> materials. UOM=LS
>
> .02.01.03.03 Preparation of Documents
>
> ***All Phases***---Assist with and input to preparation of reports,
> summaries, memos, and other documents. UOM=LS
>
> .02.01.03.04 Compile Documents
>
> ***All Phases***---Draft and write documents including solicit
> comments, identify comment resolutions, incorporate comments, and
> other activities. UOM=EA
>
> .02.01.03.05 Assemble/Update Record and Index
>
> ***All Phases***---Collect, organize, assemble, and update records and
> indexes. UOM=LS
>
> .02.01.03.06 Cost and Performance Status
>
> ***All Phases***---Document and provide reports on status of cost,
> schedule, and performance of the project. UOM=LS
>
> .02.01.03.07 Billings
>
> ***All Phases***---Provide support and oversight for billing clients
> and paying vendors that is captured under the specific project. UOM=LS
>
> .02.01.03.9X Other
>
> ***All Phases***---Other activities associated with
> administration/reporting. UOM=LS
>
> *.02.01.04 Studies and Post-Design Support*
>
> ***Phases 2-4***---Provide technical support to studies and
> engineering design. UOM=LS
>
> .02.01.04.01 Technical Assistance---Responsiveness Summary
>
> ***Phases 2-4***---Provide technical and administrative support and
> assistance to develop responsiveness summary including draft the
> summary, collect comments, develop responses, and update the summary.
> UOM=LS
>
> .02.01.04.02 Technical Assistance-Proposed Plan and Record of Decision
>
> ***Phases 2-4***---Provide technical support and assistance to develop
> Proposed Plan and Record of Decision including draft the documents,
> collect comments, develop responses, and update the documents. UOM=LS
>
> .02.01.04.03 Feasibility Addendum
>
> ***Phases 2-4***---Provide technical support and assistance to prepare
> and update addendum, supplements, or additional data to the
> feasibility study. UOM=LS
>
> .02.01.04.9X Other
>
> ***Phases 2-4***---Provide other technical and administrative support
> for post studies and design tasks. UOM=LS
>
> *.02.01.05 Negotiation Support*
>
> ***All Phases***---Provide technical support and assistance to
> negotiation with regulators, stakeholders, contractors, or other
> parties. UOM=LS
>
> .02.01.05.01 Negotiation Sessions and Meetings
>
> ***All Phases***---Attend meetings with management, clients,
> regulators, stakeholders, and other parties for negotiation purposes.
> UOM=LS
>
> .02.01.05.02 Review of Potential Responsible Party (PRP) Documents
>
> ***All Phases***---Perform technical support and assistance with
> review of PRP documents. UOM=LS
>
> .02.01.05.03 Technical Memorandums
>
> ***All Phases***---Perform technical support and assistance to develop
> and update technical memorandums. UOM=LS
>
> .02.01.05.9X Other
>
> ***All Phases***---Provide support for other tasks needed for
> negotiation support. UOM=LS
>
> *.02.01.06 Administration Record*
>
> ***All Phases***---Costs to initiate, maintain, and update
> administrative records. UOM=LS
>
> .02.01.06.01 Coordinate With Administrative Record Coordinator
>
> ***All Phases***---Coordinate work with the administrative record
> coordinator. . UOM=LS
>
> .02.01.06.02 Assistance in Document Compilation
>
> ***All Phases***---Provide assistance with the document compilation.
> UOM=LS
>
> .02.01.06.03 Draft Administrative Record Index
>
> ***All Phases***---Draft administrative record index. UOM=LS
>
> .02.01.06.04 Administrative Record Index
>
> ***All Phases***---Prepare, update, and maintain administrative record
> index and record system. UOM=LS
>
> .02.01.06.05 Duplication of Administrative Record Index
>
> ***All Phases***---Coordinate duplication of the administrative record
> or backup files. . UOM=LS
>
> .02.01.06.06 Assembly of Administrative Record And Index
>
> ***All Phases***---Costs associated with gathering and assembling
> administrative records and indexes. UOM=LS
>
> .02.01.06.9X Other
>
> ***All Phases***---Provide for other tasks associated with
> administration records. UOM=LS
>
> *.02.01.9X Other*
>
> ***All Phases***---Provide other tasks associated with project
> management, support, and administration. UOM=LS
>
> **.02.02 Community Relations**
>
> ***All Phases***---Activities required to inform the public of project
> activities and appropriately involve the public in decisions related
> to environmental management activities of sites. UOM=LS
>
> *.02.02.01 Community Interviews*
>
> ***Phases 1-3***---Conduct interviews and surveys of the community,
> stakeholders, and public on various issues. UOM=LS
>
> *.02.02.02 Support for Community Relations*

***Phases 1-3***---Provide community relations support such as: hold
stakeholder meetings; draft, update, print, and distribute factsheets
and project summary information; organize and give facility or project
tours; and similar activities. UOM=LS

> .02.02.02.01 Fact Sheets
>
> ***All Phases***---Prepare, update, print, and distribute project fact
> sheets and project summary descriptions. UOM=LS
>
> .02.02.02.02 Public Meetings/Hearings
>
> ***All Phases***---Prepare, participate, and conduct meetings/hearing
> with stakeholders. UOM=LS
>
> .02.02.02.03 Support Briefings
>
> ***All Phases***---Provide clerical and technical support for
> briefings, presentations, reports, and other activities for the public
> and community. UOM=LS
>
> .02.02.02.04 Facility Tours
>
> ***All Phases***---Organize and provide facility tours and
> demonstrations. UOM=LS
>
> .02.02.02.9X Other
>
> ***All Phases***---Provide support for other community-relations
> activities. UOM=LS
>
> *.02.02.03 Public Information Repository*

***All Phases***---Establish, operate, and maintain public information
repository. UOM=LS

> *.02.02.9X Other*
>
> ***All Phases***---Provide support for other tasks related to
> community relations. UOM=LS
>
> **.02.03 Regulatory Interaction**
>
> ***All Phases***---Submittals and interface activities with local,
> state, and Federal regulatory agencies. UOM=LS
>
> *.02.03.01 Support to Meetings with Regulators*
>
> ***All Phases***---Provide clerical and technical support for meetings
> with regulators such as establish agenda, set up rooms, record and
> distribute minutes, and other tasks. UOM=LS
>
> *.02.03.02 Coordination of Laws and Regulations*

***All Phases***---Costs to coordinate of laws and regulations, and
coordinate efforts to reduce redundancy and omissions. UOM=LS

> .02.03.02.01 Preparation of Initial Notification
>
> ***Phases 1 and 2***---Draft, review, and finalize the initial
> notification letter. UOM=LS
>
> .02.03.02.9X Other
>
> ***All Phases***---Other costs associated with coordination of laws
> and regulations. UOM=LS
>
> *.02.03.03 Interagency Agreements*

***Phases 1-5***---Provide for technical, logistical, and administrative
support to development of interagency agreements UOM=LS

> .02.03.03.01 Agency Review
>
> ***Phases 1-5***---Provide support (administrative and contracting) to
> coordinate and obtain state and local agencies and non-profit
> personnel for review of documents, data, and other information. UOM=LS
>
> .02.03.03.02 State and Local Agency Review
>
> ***Phases 1-5***---Provide funding for review of documents, data, and
> other information by state and local agency and other non-profit
> organization personnel. UOM=LS
>
> .02.03.03.9X Other
>
> ***Phases 1-5***---Other tasks associated with developing interagency
> agreements. UOM=LS
>
> *.02.03.04 Regulatory Reports/Reviews*
>
> ***All Phases***---Develop regulatory reports and participate in
> review of regulatory reports. UOM=EA
>
> .02.03.04.01 Post-construction/Removal Report
>
> ***Phases 4-6***---Develop post construction/removal reports including
> soliciting, collecting, organizing, responding to, and incorporating
> comments. UOM=EA
>
> .02.03.04.02 Preliminary Closeout Report
>
> ***Phases 4-6***---Develop preliminary closeout reports including
> distributing report; and soliciting, collecting, organizing,
> responding to, and incorporating comments. UOM=EA
>
> .02.03.04.03 Final Close-Out Report
>
> ***Phases 4-6***---Develop final closeout reports including
> distributing report; and soliciting, collecting, organizing,
> responding to, and incorporation of comments. UOM=EA
>
> .02.03.04.04 Five-Year Reviews
>
> ***Phases 5 and 6***---Perform and participate in five-year reviews
> for CERCLA sites that still have certain amounts of contaminants
> remaining at site after or as a result of remedial action. UOM=EA
>
> .02.03.04.05 Notice of Site Deletion
>
> ***All Phases***---Develop a memo and the supporting documentation to
> delete a site from the National Priority List. UOM=EA
>
> .02.03.04.9X Others
>
> ***All Phases***---Other costs associated with regulatory
> reports/reviews. UOM=EA
>
> *.02.03.05 Regulatory Permits (e.g., RCRA Part B Permit)*
>
> ***All Phases***---Obtain and maintain regulatory permits. UOM=EA
>
> .02.03.05.01 RCRA Permits (see also .03.19)
>
> ***All Phases***---Obtain and maintain RCRA permits. Users need to
> ensure that there is no duplication of cost captured under
> .02.03.05.09. UOM=EA
>
> .02.03.05.02 CERCLA Permits
>
> ***All Phases***---Obtain and maintain CERCLA permits. Note: There is
> no specific permit required under CERCLA for on-site cleanup work nor
> does CERCLA require a state, Federal, or local permit for on-site
> cleanup per se; however, the cleanup remedy chosen must comply with
> all applicable substantive requirements that would be included in a
> permit. For example, CERCLA (per EPA) preempts RCRA: a Superfund
> cleanup does not require a RCRA permit but as a policy matter, EPA
> says that a cleanup should attain or exceed any applicable or relevant
> and appropriate requirements (ARARs) as long as they are substantive
> and not procedural. UOM=EA
>
> .02.03.05.03 NRC Permits
>
> ***All Phases***---Obtain and maintain Nuclear Regulatory Commission
> permits. UOM=EA
>
> .02.03.05.04 NPDES Permits
>
> ***All Phases***---Obtain and maintain NPDES permits. UOM=EA
>
> .02.03.05.05 Transportation Permits
>
> ***All Phases***---Obtain and maintain transportation permits. UOM=EA
>
> .02.03.05.06 Wetland Permits
>
> ***All Phases***---Obtain and maintain wetland permits. UOM=EA
>
> .02.03.05.07 State and Local Permits
>
> ***All Phases***---Obtain and maintain state and local permits. UOM=EA
>
> .02.03.05.08 Air Emissions Permits
>
> ***All Phases***---Obtain and maintain air emission permits.. UOM=EA
>
> .02.03.05.09 Dangerous Waste Permit Application
>
> ***All Phases***---Prepare, apply for, and obtain dangerous waste
> permit that is issued under the provisions of RCRA and state's
> dangerous waste regulations. Users need to ensure that this cost in
> not captured under .02.03.05.01 or .02.03.05.09. . UOM=EA
>
> .02.03.05.10 Limited Construction Authorization Request
>
> ***All Phases***---Prepare, apply for, and obtain the limited
> construction authorization request.. UOM=EA
>
> .02.03.05.11 Construction Authorization Request
>
> ***All Phases***---Prepare, apply for, and obtain the construction
> authorization request. UOM=EA
>
> .02.03.05.12 Operations Authorization Request
>
> ***All Phases***---Clerical and technical personnel as well as cost of
> equipment and material to prepare, apply for, and obtain the
> operations authorization request. UOM=EA
>
> .02.03.05.9X Other
>
> ***All Phases***---Obtain other permits. UOM=EA
>
> *.02.03.06 Updated Regulatory Permits (e.g., RCRA Part B Permit)*
>
> ***All Phases***---Update and modify regulatory permits. UOM=EA
>
> *.02.03.07 Action Memorandum*

***All Phases***---Develop Action Memorandum documents for
non-time-critical and time-critical removal actions. UOM=EA

> *.02.03.9X Other*
>
> ***All Phases***---Other costs associated with regulatory permits.
> UOM=EA
>
> **.02.04 Institutional Controls**
>
> ***Phases 1-4***---Take measures to protect the public health and
> safety from hazardous, toxic, and radioactive contaminants. This can
> include such measures as: post warning signs and place fencing around
> the site. See also Fencing in ECES .05.14. UOM=LS
>
> ***Phases 5 and 6***---Maintain and inspect institutional controls
> such as repair or replace signs, fencing, gates, documents, and
> similar activities. If institutional controls are installed during the
> LTSM Phase, use 4.02.04 to capture the construction cost. UOM=LS/YR
>
> ***Cross Cut***---Implement and maintain site-wide institutional
> controls that cannot be allocated to distinct projects. If
> institutional costs are already included under .01.xx, Program
> Management, Support, and Infrastructure, do not include in this
> element. UOM=LS
>
> *.02.04.01 Signs and Markers*

***Phases 1-4 and*** ***Cross Cut***---Construct and install signs and
markers that provide warning and information. UOM=EA

***Phases 5-6 and Cross Cut***---Costs to maintain, update, or repair
signs and markers. UOM=EA/YR

> *.02.04.02 Conduct Procedures and Manuals*
>
> ***Phases 1-4 and*** ***Cross Cut***---Develop and implement conduct
> procedures and manuals. UOM=EA
>
> ***Phases 5-6 and Cross Cut***---Maintain and update conduct
> procedures and manuals. UOM=EA/YR
>
> *.02.04.03 Fencing/Barriers*
>
> ***Phases 1-4*** and ***Cross Cut***---Construct and install fencing
> or barriers. UOM=M
>
> ***Phases 5-6 and Cross Cut***---Maintain and repair fencing and
> barriers. UOM=M/YR
>
> *.02.04.04 Land Record Management*

***Phase 6***---Costs for legal and real estate professionals to
incorporate appropriate notifications and restrictions into land record
documents for property subject to long-term stewardship (LTS), including
property to be transferred from DOE to other parties. This element also
includes reviews of all contracts, leases, rights, and access agreements
involving property subject to LTS to assure that adequate controls will
be maintained. UOM=LS

> *.02.04.05 Transferred Property Restriction*

***Phase 6***---Reviews of deeds, leases, access agreements, and rights
of way for land formerly owned by Government agencies (e.g., DOE),
subsequent to transfer of this land from DOE, to evaluate whether
appropriate land use restrictions have been incorporated into those
documents. UOM=LS

> *.02.04.06 Verification of Institutional Controls*

***Phase 6***---Audits and inspections to verify that land record
restrictions for lands owned by Government agencies (e.g., DOE) and land
transferred from Government agencies (e.g., DOE) to other parties, are
being maintained and that those restrictions are being implemented.
UOM=LS

> *.02.04.9X Other*
>
> ***All Phases***---Other costs associated with institutional controls.
> UOM=LS
>
> **.02.05 Post-design Support**
>
> ***Phases 3 and 4***---Engineering and design activities for support
> of procuring construction (e.g., remediation, decontamination and
> decommissioning \[D&D\]) and identifying long-lead items, and pre-bid
> and pre-award activities. UOM=LS
>
> *.02.05.01 Identify Long-Lead Items*
>
> ***Phase 3***---Review and identify items, equipment, systems, and
> activities that may need long-lead time for procurement, installation,
> regulatory permitting, or other requirements. UOM=LS
>
> *.02.05.02 Perform Pre-bid (Pre-solicitation) Activities*
>
> ***Phases 3 and 4***---Provide technical and administrative support
> for pre-bid and pre-solicitation activities. UOM=LS
>
> .02.05.02.01 Support Preparation of Solicitation Package
>
> ***Phases 3 and 4***---Provide technical and clerical support for
> development and preparation of solicitation packages. UOM=LS
>
> .02.05.02.02 Printing and distribution of contract documents
>
> ***Phases 3 and 4***---Provide support for printing and distribution
> of contract documents. UOM=EA
>
> .02.05.02.03 Advertising/Soliciting of Bids
>
> ***Phases 3 and 4***---Develop and place advertisements and
> announcements to solicit bids or interests. UOM=EA
>
> .02.05.02.04 Issuing Addenda
>
> ***Phases 3 and 4***---Develop and issue solicitation addenda. UOM=EA
>
> .02.05.02.05 Pre-Bid (Pre-Solicitation) Meetings
>
> ***Phases 3 and 4***---Plan, attend, and participate in pre-bid and
> pre-solicitation meetings. UOM=EA
>
> .02.05.02.06 Resolution of Bidder (Offerer) Inquiries
>
> ***Phases 3 and 4***---Collect and develop resolutions on, bidders'
> inquiries.. UOM=LS
>
> .02.05.02.07 On-site Visits
>
> ***Phases 3 and 4***---Perform on-site visits and tours of the project
> to potential bidders and other parties. UOM=EA
>
> .02.05.02.9X Other
>
> ***Phases 3 and 4***---Other costs associated with pre-bid support.
> UOM=LS
>
> *.02.05.03 Perform Pre-Award Activities*

***Phases 3 and 4***---Perform pre-award activities such as receiving,
collecting, compiling, evaluating, and checking bids. UOM=LS

.02.05.03.01 Receipt of Bids (Offers)

> ***Phases 3 and 4***---Collect, store, and track bids and bidder
> information received. UOM=LS
>
> .02.05.03.02 Determination of Responsive/Responsible Bidders
>
> ***Phases 3 and 4***---Review, evaluate, and determine responsive and
> responsible bidders. UOM=LS
>
> .02.05.03.03 Bid Tabulation
>
> ***Phases 3 and 4***---Tabulate and organize the bids received. UOM=LS
>
> .02.05.03.04 Bid Analysis
>
> ***Phases 3 and 4***---Review, evaluate, and analyze the bids and
> bidders. UOM=LS
>
> .02.05.03.05 Follow-Up Items From Lowest Responsible Bidder
>
> ***Phases 3 and 4***---Receive, collect, and track follow-up items
> from the lowest responsible bidder. UOM=LS
>
> .02.05.03.06 Review of EEO, MBE Requirements, SDB Subcontractor Plans
>
> ***Phases 3 and 4***---Review of Equal Employment Opportunity,
> Minority Business Enterprise, Small and Disadvantage Business
> requirements and plans. UOM=LS
>
> .02.05.03.07 Reference Checks
>
> ***Phases 3 and 4***---Conduct research and check references of the
> bidder. UOM=LS
>
> .02.05.03.08 Request for Consent From EPA
>
> ***Phases 3 and 4***---Draft, finalize, and submit the Request for
> Consent from EPA. UOM=LS
>
> .02.05.03.09 Support Preparation of Contract Documents
>
> ***Phases 3 and 4***---Help prepare contract documents. UOM=LS
>
> .02.05.03.9X Other
>
> ***Phases 3 and 4***---Other costs associated with pre-award
> activities. UOM=LS
>
> *.02.05.04 Evaluation of Contracting Approaches, Management Options,
> and* *Management Approaches*

***Phases 3 and 4***---Evaluate contracting approaches, management
options, and management approaches. UOM=LS

> *.02.05.9X Other*
>
> ***Phases 3 and 4***---Other costs associated with post-design
> support. UOM=LS
>
> **.02.06 Procurement and Warehousing of Equipment and Material**
>
> ***Phases 2-5***---Personnel and resources used in the procurement and
> warehousing of the project equipment and materials. Note: Charges for
> procurement could be included in the cost of the equipment and
> materials under the various technologies and structure elements.
> UOM=LS
>
> **.02.07 A/E Support**
>
> ***Phases 2-5***---Architectural and engineering oversight and support
> during various phases of the project or site. UOM=LS
>
> *.02.07.01 Submittal Reviews*
>
> ***Phases 2-5***---Perform technical review of submittals such as
> designs, specifications, and regulatory requirements. UOM=EA
>
> *.02.07.02 Site Inspection and Surveys*

***Phases 2-5***---Travel to site and inspect and survey the site to
determine progress and quality of work/product, to determine adherence
to specification and designs, and other requirements. UOM=M^2^

> *.02.07.03 Document Activities*

***Phases 2-5***---Document, log, and record important or relevant
project activities. UOM=LS

> *.02.07.04 Participate in Construction Management Meetings*
>
> ***Phases 2-5***---Prepare and participate in construction management
> meetings. UOM=EA
>
> *.02.07.9X Other*

***Phases 2-5***---Provide support for other A/E activities. UOM=LS

> **.02.08 Contractor Construction Management**
>
> ***Phases 2 to 4***---Oversight of construction projects and oversight
> of AE contractors by non-Government personnel. UOM=LS
>
> **.02.09 Government Construction Management**
>
> ***Phases 2-4***---Oversight of construction projects and oversight of
> AE contractors by Government personnel. UOM=LS
>
> **.02.10 Independent Contractor Verification of Cleanup or Reuse**
>
> ***Phases 4-6***---Costs associated with obtaining an independent
> third-party verification that environmental goals and performance have
> been obtained. UOM=LS
>
> **.02.11 Enforcement**
>
> ***Phases 1 and 2***---Activities related to the identification and
> enforcement of responsibilities of the potential responsible party
> (PRP). Includes PRP searches, negotiation support, and documentation
> of finding. UOM=LS
>
> *.02.11.01 PRP Searches/Field Investigations*

***Phases 1 and 2***---Perform PRP searches and field investigations.
UOM=LS

> *.02.11.02 PRP Negotiation Support*

***Phases 1 and 2***---Support for negotiation with PRP. UOM=LS

> .02.11.02.01 Attend Negotiation Sessions And Meetings
>
> ***Phases 1 and 2***---Plan, attend, and participate in meetings and
> negotiations. UOM=EA
>
> .02.11.02.02 Review of PRP Documents
>
> ***Phases 1 and 2***---Technical, regulatory, and other review of PRP
> documents. UOM=EA
>
> .02.11.02.03 Document Findings
>
> ***Phases 1 and 2***---Document findings and agreements during PRP
> negotiation process. UOM=LS
>
> .02.11.02.9X Other
>
> ***Phases 1 and 2***---Other costs associated with PRP negotiation
> support. UOM=LS
>
> **.02.12 Asset Recovery**
>
> ***All Phases***---This element captures the money received from sale
> of project assets such as clean equipment, facilities, and materials.
> UOM=LS
>
> **.02.13 Configuration Management**
>
> ***All Phases***---This element provides for an integrated management
> program that establishes accuracy and consistency among design
> requirements, physical configuration, and facility documentation and
> that maintains this consistency throughout the life of the facility as
> changes occur. UOM=LS
>
> **.02.14 Project Safety and Health**
>
> ***All Phases***---Safety and health costs specifically associated
> with the project. Example of such costs include support and
> participation in Integrated Safety Management (ISM) Team; development
> of Hazard and Safety Analysis Reports; reviewing, updating and
> maintaining hazard and Safety Analysis Reports; implementation of
> project-specific health and safety requirements; and other health and
> safety costs. UOM=LS
>
> *.02.14.01 Project Integrated Safety Management*

***All Phases***---Development and participation in the project ISM
effort and providing support to the site safety related efforts. UOM=LS

> .02.14.01.01 Support, Coordination, and Participation in ISM Teams
>
> ***All Phases***---Provide support to, coordination of, and
> participation in ISM teams. UOM=LS
>
> .02.14.01.02 ISM Documents Development and Maintenance
>
> ***All Phases***---Develop, review, update, and maintain ISM
> documents. UOM=LS
>
> .02.14.01.03 Project ISM Implementation Costs
>
> ***All Phases***---Implement requirements, recommendations, and
> suggestions made by the ISM team. UOM=LS
>
> .02.14.01.9x Other
>
> ***All Phases***---Other activities associated with project safety and
> health. UOM=LS
>
> *.02.14.02 Accident Analysis*

***All Phases***---Conduct safety analysis and identify accidents that
could occur at the site and determine measures to minimize the impacts
of and occurrences of accidents. This element also includes evaluating
and investigating accidents or events that have occurred. Activities
include reviewing designs, procedures, material storage, and evaluating
work processes, safety equipment, and other factors. UOM=LS

> *.02.14.03 Risk and Reliability*

***All Phases***---Identify and calculate the risk and reliability of
equipment, technologies, procedures, design, and other factors. UOM=LS

> *.02.14.04 Fire Hazard Analysis*

***All Phases***---Identify measures to minimize the occurrence of fires
and impacts of fire accidents. This element also includes evaluating and
investigating fires that have occurred. Activities include reviewing
designs, procedures, material storage; and evaluating work processes,
safety equipment, and other factors. UOM=LS

> *.02.14.05 Safety Analysis Reports*

***All Phases***---Draft, finalize, update, and maintain Safety Analysis
Reports. UOM=EA

> .02.14.05.01 Preliminary Safety Analysis Report
>
> ***All Phases***---Draft the Preliminary Safety Analysis Report that
> includes information such as accident scenarios, accident minimization
> effort and procedures, and a list of hazardous materials for
> distribution and comment. Also provide responses to comments and
> questions. UOM=EA
>
> .02.14.05.02 Final Safety Analysis Report
>
> ***All Phases***---Incorporate comments, finalize, update, and
> maintain the Final Safety Analysis Report. UOM=EA
>
> 02.14.05.9x Other

***All Phases***---Other activities associated with development and
maintenance of Safety Analysis Report. UOM=EA

> *.02.14.06 Hazard Analysis Reports*

***All Phases***---Draft, finalize, update, and maintain Hazard Analysis
Report that identifies hazards; lists the potential hazards and accident
scenarios; lists the hazardous materials; and provide other information.
UOM=EA

> *.02.14.07 Project Industrial Safety and Health*

***All Phases***---Provide personnel, material, and equipment for
project industrial safety and health. Activities include monitoring,
developing procedures and plans, isolating areas, briefing management,
supporting assessments, providing recommendations, and related efforts.
UOM=LS

> *.02.14.08 Project Safety Monitoring*

***All Phases***---Provide personnel, material, and equipment needed for
project safety monitoring including maintaining safety record, reporting
safety data, performing surveillance, providing safety and health physic
support, ALARA reviews and implementation, and related efforts. UOM=LS

> *.02.14.9x Other*

***All Phases***---Other activities associated with project safety
monitoring. UOM=LS

> **.02.15 Contract Closeout**
>
> ***All Phases***---Contract closeout activities that carryover to LTS
> following closure of the site. These activities are associated with
> former operating contracts that were issued before site closure.
> Activities associated with administration of contracts issued during
> LTS are included in element. UOM=LS
>
> **.02.16 Realty Services**
>
> ***All Phases***---Professional realty services associated with
> transfer of property from Federal agencies (e.g., DOE) to other
> parties. Establishment and maintenance of institutional controls in
> land records for transferred property is included in .02.04,
> Institutional Control. UOM=LS

####### .02.17 Regulatory Agency Oversight Staff

> ***All Phases***---Costs for direct funding of regulatory agency staff
> providing oversight to LTS activities. UOM=LS
>
> **.02.18 Information Management**
>
> ***All Phases***---Activities associated with management of site
> records and other information related to the site. Level 3 elements
> address operation of a records management facility; management of
> records at an off-site archive; management of records in electronic
> format, including maintenance of hardware, software, and storage
> media; and records declassification. UOM=LS
>
> *.02.18.01 Records Management Facility*
>
> ***All Phases***---Operation of a records management facility on site,
> or at an alternate location, as described in planning documents. This
> facility maintains site administrative records; provides public access
> to available records; processes requests for information, including
> Freedom of Information Act requests; and coordinate retrieval of
> records from archived and electronic storage. This element includes
> staff labor and facility rent. UOM=LS
>
> *.02.18.02 Archived Records Management*
>
> ***All Phases***---Off-site storage of records in a Government-owned
> archive. This element includes storage fees, costs for record
> retrieval and shipment, and record destruction at the end of the
> retention period. UOM=LS

*.02.18.03 Electronic Records Management*

***All Phases***---Storage of records in electronic format. This element
includes staff labor for operation of the records storage system,
facility rental, hardware maintenance, hardware upgrades, software
maintenance, and management of storage media. UOM=LS

> *.02.18.04 Records Declassification*

***All Phases***---Costs for periodic review and declassification of
classified records. UOM=LS

> *.02.18.9x Other*

***All Phases***---Other activities associated with information
management. UOM=LS

> **.02.19 Litigation Support**
>
> ***All Phases***---Costs for staff labor providing litigation support.
> UOM=LS
>
> *.02.19.01 Workers Compensation Cases*
>
> ***All Phases***---Review and responding to workers compensation
> claims associated with long latency period illnesses. UOM=LS
>
> *.02.19.02 Claims Review*
>
> ***All Phases***---Receive, evaluate, and initially respond to claims
> against the site. UOM=LS
>
> *.02.19.03 Claims Management*

***All Phases***---Manage claims after the initial review and response.
UOM=LS

> *.02.19.04 Discovery Review*
>
> ***All Phases***---Activities related to discovery including document
> searches, reviews, and copying. UOM=LS
>
> *.02.19.05 Discovery Litigation*
>
> ***All Phases***---Support for litigation of claims that are not
> resolved by alternate means and includes legal services, professional
> experts, and depositions. UOM=LS
>
> *.02.19.06 Freedom of Information Act Reviews*
>
> ***All Phases***---Legal reviews of Freedom of Information Act
> requests. UOM=LS
>
> *.02.19.9x*
>
> ***All Phases***---Other activities associated with litigation
> support. UOM=LS
>
> **.02.20 Lessons Learned Management**
>
> ***All Phases***---Costs for lessons learned management such as
> writing and posting/sharing lessons learned, inputting into database,
> tracking, and maintenance and management of collected data UOM=LS/YR
>
> **.02.9X Other**
>
> ***All Phases***---Project management activities not described by the
> above-listed subsystems. UOM=LS

## .03.00 Preparation of Plans and Specifications

> **.03.01 Workplan**
>
> ***All Phases***---Individual generic project workplans identifying
> the scope of work, schedule, resource requirements, execution, and
> associated activities. See also .03.14---Environmental Workplan,
> .03.15Decommissioning Plan, .03.17 for Combined Workplan, or other
> elements in .03.xx for specific plans. . UOM=EA
>
> **.03.02 Chemical Data Acquisition Plan**
>
> ***All Phases***---Prepare, update, and maintain chemical data
> acquisition plans and tracing the path of the data from receipt in the
> field or laboratory to the use or storage of the final reported form.
> The plan addresses standard record-keeping procedures, document
> control system, and data storage and retrieval. It includes control
> mechanisms for detecting and correcting paperwork errors and
> preventing loss of data during data reduction, data reporting, and
> data entry to forms, reports and databases. . UOM=EA
>
> **.03.03 Sampling and Analysis Plan**
>
> ***All Phases***---Prepare, update, and maintain sampling and analysis
> plans that describe how air, water, and soil samples will be collected
> and analyzed in accordance with technically acceptable protocols. A
> sampling and analysis plan consists of two parts: (1) a quality
> assurance project plan, and (2) the field sampling plan. . UOM=EA
>
> *.03.03.01 Quality Assurance Project Plan*
>
> ***All Phases***---Prepare, maintain, and update the Quality Assurance
> Project Plan for sampling and analysis.. UOM=EA
>
> *.03.03.02 Field Sampling Plan*
>
> ***All Phases***---Prepare, maintain, and update the Field Sampling
> Plan for sampling and analysis.. UOM=EA
>
> .*03.03.9X Other*

#### ***All Phases***---Other work performed as part of the sampling and analysis plan.. UOM=EA

> **.03.04 Health and Safety Plan**
>
> ***Phases 1-5***---Prepare, update, and maintain health and safety
> plans that specify the procedures that are sufficient to protect
> on-site personnel and surrounding communities from the physical,
> chemical, or biological hazards. The plan outlines hazards, work areas
> and lists control procedures, air surveillance procedures, levels of
> protection, decontamination and emergency plans, arrangements for
> weather-related problems, and responsibilities for implementing the
> health and safety plan. . UOM=EA
>
> ***Cross Cut***---This phase includes the health and safety plan
> developed for the site or program. Use Phases 1-5 if the plan is
> project specific. . UOM=EA
>
> **.03.05 Pollution Control and Mitigation Plan**
>
> ***All Phases***---Prepare pollution control and mitigation plans
> developed to prevent or reduce the impact of a hazardous materials
> incident on people, property, and the environment. The plan addresses
> the following response elements: recognizing the type and degree of
> the hazard present; determining its effect or potential impact on
> public health, property, and the environment; control measures to
> reduce or prevent contact of people with the hazardous materials; and
> cleanup measures for restoring the area to pre-release conditions.
> UOM=EA
>
> **.03.06 Data Management Plan**

***Phases 1-5***---Prepare data management plans that discuss how
environmental data will be managed. Environmental data include chemical,
physical, risk, hydrological, geological, and economic information. The
plan addresses the type of database used, software programs, sample
tracking, and how the data will be analyzed and displayed. . UOM=EA

> **.03.07 Community Relations Plan**
>
> ***All Phases***---Prepare community relation plans that outline the
> community relations history, issues of community concern, and specific
> community relations activities to be undertaken during the course of a
> response action. The plan is designed to facilitate two-way
> communication between the affected community and the agencies
> responsible for conducting a response action. . UOM=EA
>
> **.03.08 Transportation and Disposal Plan (Waste Management Plan)**
>
> ***All Phases***---Prepare transportation and disposal plans that
> address environmental mitigation procedures for hazardous substances
> that are transported from the site. The plan addresses
> handling/transporting and disposing of hazardous materials. . UOM=EA
>
> **.03.09 Management Plan**
>
> ***Phases 1-5***---Prepare a management plan that addresses site
> specific actions and schedules for implementing response actions
> necessary to protect human health and the environment.. UOM=EA
>
> ***Cross Cut***---Management plans developed for the program or the
> site. Use All Phases if the plan is developed for a specific project.
> . UOM=EA
>
> **.03.10 Risk Assessment Plan**
>
> ***Phase 2***---Prepare risk assessment plans. These plans provide a
> qualitative and quantitative evaluation of the risk posed to human
> health or the environment by the actual or potential presence or use
> of specific pollutants. The assessment includes contaminant
> identification, exposure assessment, toxicity assessment, and risk
> characterization. . UOM=EA
>
> ***Cross Cut***---Risk assessment plans developed for the program or
> the site. Use All Phases if the plan is developed for a specific
> project. UOM=EA
>
> **.03.11 Technical Project Goals and Objectives**

***Phases 1-3***---Define the scope of response actions to mitigate
potential threats to human health and the environment, prevent further
environmental degradation, and significantly reduce risks. This
includes: develop a conceptual site model, identify data needs and data
quality objectives, identify preliminary construction/work objectives
and potential alternatives, identify treatability studies, preliminary
identification of ARARs of STDs, identify NEPA requirements, and
identify other regulatory requirements. UOM=LS

> *.03.11.01 Develop Conceptual Site Model*
>
> ***Phases 2 and 3***---Develop conceptual site models and general
> project and site goals. UOM=LS
>
> *.03.11.02 Identify Data Needs and Data Quality Objectives*
>
> ***Phases 1-3***---Establish data criteria and identify data needs and
> collection process, and other Data Quality Objective activities.
> UOM=LS
>
> *.03.11.03 Identify Preliminary Environmental Action Objectives and
> Potential Alternatives*
>
> ***Phases 2 and 3***---Identify preliminary environmental action
> objectives and potential alternatives. UOM=LS
>
> *.03.11.04 Identify Treatability Studies*
>
> ***Phases 2 and 3***---Preliminary identification of goals and
> objectives of treatability studies. UOM=LS
>
> *.03.11.05 Preliminary Identification of ARARs of Standards*
>
> ***Phases 1-3***---Preliminary identification of all ARARs of
> standards. UOM=LS
>
> *.03.11.06 Identify NEPA Requirements*
>
> ***Phases 1-3***---Identify National Environmental Policy Act
> requirements. UOM=LS
>
> *.03.11.07 Identify Other Regulatory Requirements*
>
> ***Phases 1-3***---Identify other regulatory requirements. UOM=LS
>
> *.03.11.9X Other*
>
> ***Phases 1-3***---Other tasks associated with identifying and
> establishing technical project goals and objectives. UOM=LS
>
> **.03.12 Implementation Plans**
>
> ***All Phases***---Work incurred to obtain all necessary plans and
> permits. including QA/QC plans, workplans, shop drawings, demolition
> plans, environmental control plans, pollution control plans, site
> Safety and Health Plans, site security plan, materials
> handling/transportation/disposal plan and all local, state, and
> Federal permits. UOM=EA
>
> *.03.12.01 Spill Control Plan*
>
> ***Phases 3-5***---Develop, update, and maintain the Spill Control
> Plan. UOM=EA
>
> *.03.12.02 Erosion Control Plan*
>
> ***Phases 3-5***---Develop, update, and maintain the Erosion Control
> Plan. UOM=EA
>
> *.03.12.03 Environmental Protection Plan*
>
> ***All Phases***---Develop, update, and maintain the Environmental
> Protection Plan. UOM=EA
>
> *.03.12.04 Sediment Control Plan*
>
> ***Phases 3-5***---Develop, update, and maintain the Sediment Control
> Plan. UOM=EA
>
> *.03.12.05 Letter of Commitment*
>
> ***All Phases***---Draft and finalize the Letter of Commitment. UOM=EA
>
> *.03.12.06 Air Monitoring Plan*
>
> ***All Phases***---Develop, update, and maintain the Air Monitoring
> Plan. UOM=EA
>
> *.03.12.07 Traffic Control Plan*
>
> ***All Phases***---Develop, update, and maintain the Traffic Control
> Plan. UOM=EA
>
> *.03.12.08 Site Security Plan*
>
> ***All Phases***---Develop, update, and maintain the Site Security
> Plan. UOM=EA
>
> *.03.12.09 Contaminated Water Storage and Treatment Plan*
>
> ***All Phases***---Develop, update, and maintain the Contaminated
> Water Storage and Treatment Plan. UOM=EA
>
> *.03.12.10 General Site Work Plan*
>
> ***All Phases***---Develop, update, and maintain the General Site Work
> Plan. UOM=EA
>
> *.03.12.11 Construction Quality Control Plan*
>
> ***All Phases***---Develop, update, and maintain the Construction
> Quality Control Plan. UOM=EA
>
> *.03.12.12 Asbestos Hazard Abatement Plan*
>
> ***All Phases***---Develop, update, and maintain the Asbestos Hazard
> Abatement Plan. UOM=EA
>
> *.03.12.13 Phase-Out Report*
>
> ***All Phases***---Draft and finalize Phase-Out Report. UOM=EA
>
> *.03.12.14 Accident Prevention Plan*
>
> ***All Phases***---Develop, update, and maintain the Accident
> Prevention Plan. UOM=EA
>
> *.03.12.15 Phase Safety Plan*

***All Phases***---Develop, update, and maintain the Phase Safety
Plan.UOM=EA

> .03.12.16 Trial Burn Plan
>
> ***Phases 1-4***---Develop, update, and maintain the Trial Burn Plan.
> UOM=EA
>
> *.03.12.17 Property Equipment Plan*
>
> ***All Phases***---Develop, update, and maintain the Property
> Equipment Plan. UOM=EA
>
> *.03.12.18 Location Survey and Mapping Plan*
>
> ***Phases 1-3***---Develop, update, and maintain the Location Survey
> and Mapping Plan. UOM=EA
>
> .*03.12.19 Work, Data, and Cost Management Plan*
>
> ***All Phases***---Develop, update, and maintain the Work, Data, and
> Cost Management Plan. UOM=EA
>
> *.03.12.20 Chemical Accident or Incident Response and Assistance Plan*
>
> ***All Phases***---Develop, update, and maintain the Chemical Accident
> or Incident Response and Assistance Plan. UOM=EA
>
> *.03.12.21 Performance and Compliance Monitoring Plan*
>
> ***All Phases***---Develop, update, and maintain the Performance and
> Compliance Monitoring Plan. UOM=EA
>
> *.03.12.22 Site Safety Submission*
>
> ***All Phases***---Develop, update, and maintain the submission
> documents and data needed for site safety. UOM=EA
>
> *.03.12.23 Other Technology Plans*
>
> ***All Phases***---Develop, update, and maintain other technology
> plans. UOM=EA
>
> *.03.12.24 Experience Record*
>
> ***All Phases***---Collect and compile experience records. UOM=LS
>
> *.03.12.25 Financial Statement*
>
> ***All Phases***---Collect required data and compile the financial
> statement. UOM=EA
>
> *.03.12.26 Small Business Plan*
>
> ***All Phases***---Develop, update, and maintain the Small Business
> Plan. UOM=EA
>
> *.03.12.27 Subcontracting Plan*
>
> ***All Phases***---Develop the Subcontracting Plan. UOM=EA
>
> *.03.12.28 Patent Fees*
>
> ***All Phases***---Costs to apply for or obtain a patent or to pay
> patent fees. UOM=EA
>
> *.03.12.9X Other*
>
> ***All Phases***---Costs associated with other implementation plans.
> UOM=LS
>
> **.03.13 Emergency Response Plans/Report/Approval**
>
> ***Phases 1-4***---Identify procedures to follow in responding to a
> hazardous, toxic, and radioactive materials incident. UOM=LS
>
> *.03.13.01 Engineering Evaluation and Cost Analyses*
>
> ***Phases 1-3***---Develop and update the engineering evaluation and
> cost analyses documents. UOM=EA
>
> .03.13.02 Action Memo Preparation
>
> ***Phases 1-3***---Prepare, draft, and finalize the Action Memorandum.
> UOM=EA
>
> *.03.13.03 Removal Action Plans and Specifications*
>
> ***Phases 1-3***---Develop and finalize the Removal Action Plans and
> Specifications. UOM=EA
>
> *.03.13.9X Other*
>
> ***Phases 1-4***---Develop other emergency response
> plan/report/approval documents. UOM=LS
>
> **.03.14 Environmental Workplans**
>
> ***Phases 1-4***---Prepare workplans required for performing
> environmental projects. Examples of plans are: Remedial Investigation
> Workplan, Remedial Design Workplan, Remedial Action Workplans, or
> other environmental workplans. Use element .03.01 for more generic
> workplans. UOM=EA
>
> **.03.15 Decommissioning Plan**
>
> ***Phases 1-3***---Prepare decommissioning plans, which describe the
> method to be used to prepare to decommission a hazardous and/or
> radiation contaminated facility. Also includes information on facility
> history, characterization, and status; alternative selection;
> decommissioning activities; program management; worker and
> environmental protection; environmental management; and final survey
> plan. Use element .03.01 for generic workplans. UOM=EA
>
> **.03.16 Post RA/D&D Monitoring Plan**
>
> ***Phases 4-6***---Prepare a post RA/D&D monitoring plan to ensure the
> site remains safe. The plan includes discussion of final site
> configuration, periodic inspection and monitoring, maintenance of
> barriers to prevent intrusion, and prevention of activities that might
> impair those barriers. UOM=EA **.03.17 Combined Workplan**

***All Phases***---Prepare, maintain, and update a combined workplan. A
combined workplan includes workplans (e.g., Sampling and Analysis Plan,
Health and Safety Plan, etc.) in one document. An example of a combined
workplan is the RFI/RI/BRA workplan which provides information on
detailed work to be performed, history of waste units and previous
characterization activities, risk assessment, contaminant migration
criteria, technical analysis and approach, and other related
information. UOM=EA

> **.03.18 Proposed Plan**
>
> ***Phases 1-3***---Prepare a proposed plan/document that describes the
> preferred treatment alternative to the general public. Activities
> include the development of scoping packages, preparation of revision 0
> document, resolution and incorporation of comments, and the
> preparation of revision 1 document. Also, the attendance at public
> meetings may be included in the cost of preparing this plan. UOM=EA
>
> **.03.19 RCRA Permit Preparation/Modification**
>
> ***Phase 3***---All activities associated with preparing or modifying
> RCRA permits. Also see .02.03.06, Update Regulatory Permits to prevent
> duplication of costs. UOM=EA
>
> **.03.20 Environmental Action Implementation Plan**
>
> ***Phases 3 and 4***---Activities associated with preparing workplan
> that provides a general description of the remedial action and the
> construction work to be performed as well as a schedule for
> construction and implementation of the remedial action. This report
> provides a description of how changes to the remedial design will be
> managed and how state environmental agencies and the EPA will be
> notified of any changes. Also included with this document are any
> requirements and plans for any waste disposal and transport activities
> that will occur as a part of the remedial action. A discussion of the
> actions required to close out the remedial action project (e.g.,
> equipment startup and testing, O&M plan, as-built drawings) will also
> be provided. UOM=EA
>
> **.03.21 Waste Site Work Permits**
>
> ***All Phases***---All activities associated with the preparation or
> modification of site-required permits. Includes Site Clearance, Site
> Use, and Work Clearance. UOM=EA
>
> **.03.22 Corrective Action Plan Reporting**
>
> ***All Phases***---Actions proposed and implemented to correct
> problems identified in non-conformance documents. UOM=EA
>
> **.03.23 Material Disposition Plan**
>
> ***Phases 4-6***---Prepare plans for final disposition of radioactive
> materials and waste for which no means of final disposition is
> identified at the project beginning. These plans will be prepared when
> a means of final disposition is identified and will specify all
> activities leading to final disposition. UOM=EA
>
> **.03.9X Other**
>
> ***All Phases***---All other activities involved in preparing plans
> not described by the above-listed elements UOM=EA

## .04.00 Studies/Design and Documentation

> **.04.01 Hazardous, Toxic, or Radioactivity Ranking System**
>
> ***Phases 1 and 2***---Implement the hazard ranking system (HRS). This
> system is the principal screening tool used by the EPA to evaluate
> risks to public health and the environment associated with abandoned
> or uncontrolled hazardous, toxic, or radioactive contaminated sites.
> The HRS calculates a score based on the potential of hazardous, toxic,
> or radioactive substances spreading from the site through the air,
> surface water, or groundwater, and on other factors such as density
> and proximity of human population. This score is the primary factor in
> deciding if the site should be on the National Priorities List (NPL),
> and if so, what ranking it should have. (Minimum score for NPL is
> 28.5) UOM=LS
>
> **.04.02 Human Health Risk Assessment**
>
> ***Phases 1 and 2***---Execute a human health risk assessment. The
> assessment provides for the qualitative and quantitative evaluation of
> risk. The following items are included: hazard, toxic, and
> radiological identification (sources), dose-response assessment,
> pathway analysis, characterization of the site and potential
> receptors, exposure assessment, risk characterization,
> limitations/uncertainties, and a site conceptual model. UOM=LS

*.04.02.01 Hazard Identification (Sources)*

***Phases 1 and 2***---Identify hazards including the type of hazard,
its source, and the amount of hazard posed to humans. UOM=LS

> *.04.02.02 Dose-Response Assessment*
>
> ***Phases 1 and 2***---Assess the various contaminant doses and the
> corresponding responses to the doses by humans. UOM=LS
>
> *.04.02.03 Prepare Conceptual Experiment/Pathway Analysis*
>
> ***Phases 1 and 2***---Prepare and conduct human hazard exposure
> pathway analysis. UOM=LS
>
> *.04.02.04 Characterization of Site and Potential Receptors*
>
> ***Phases 1 and 2***---Site characterization and identification of
> potential human receptors to contaminants and hazards. UOM=LS
>
> *.04.02.05 Exposure Assessment*
>
> ***Phases 1 and 2***---Assess the exposure to humans from the hazards
> and contaminants. UOM=LS
>
> *.04.02.06 Risk Characterization*
>
> ***Phases 1 and 2***---Characterize and prioritize the risk to human
> health. UOM=LS
>
> *.04.02.07 Limitations/Uncertainties*
>
> ***Phases 1 and 2***---Identify and evaluate limitations,
> uncertainties, and sensitivities associated with human health risk
> determination. UOM=LS
>
> *.04.02.08 Site Conceptual Model*
>
> ***Phases 1 and 2***---Develop and use site conceptual risk model for
> humans. UOM=LS
>
> *.04.02.9X Other*
>
> ***Phases 1 and 2***---Perform other human health risk assessment
> activities. UOM=LS
>
> **.04.03 Ecological Risk Assessment**
>
> ***Phases 1 and 2***---Performe an ecological risk assessment. This
> assessment provides a qualitative or quantitative appraisal of the
> actual or potential effects of a hazardous waste site on plants and
> animals other than people and domesticated species. However,
> information from ecological studies may point to new or unexpected
> exposure pathways for human populations, and a health assessment may
> help identify environmental threats. UOM=LS
>
> *.04.03.01 Hazard Identification (Sources)*
>
> ***Phases 1 and 2***---Identify hazards including the type of hazard
> and the source, and the amount of hazard posed to the ecology. UOM=LS
>
> *.04.03.02 Dose-Response Assessment*
>
> ***Phases 1 and 2***---Assess the various hazard doses and the
> corresponding responses to the hazards by the ecology and ecosystems.
> UOM=LS
>
> *.04.03.03 Conceptual Exposure/Pathway Analysis*
>
> ***Phases 1 and 2***---Prepare and conduct ecological hazard exposure
> pathway analysis. UOM=LS
>
> *.04.03.04 Characterization of Site and Potential Receptors*
>
> ***Phases 1 and 2***---Characterize the site and potential ecological
> receptors of the project hazards and contaminants. UOM=LS
>
> *.04.03.05 Select Chemicals, Indicator Species, and End Points*
>
> ***Phases 1 and 2***---Selecting chemicals, the indicator species, and
> the end point for the ecological receptors. UOM=LS
>
> *.04.03.06 Exposure Assessment*
>
> ***Phases 1 and 2***---Assess the exposure to ecology from the hazards
> and contaminants. UOM=LS
>
> *.04.03.07 Toxicity Assessment/Ecological Effects Assessment*
>
> ***Phases 1 and 2***---Assess the toxicity and its ecological effects
> from the project contaminants and hazards posed by the project
> activities. UOM=LS
>
> *.04.03.08 Risk Characterization*
>
> ***Phases 1 and 2***---Characterize and prioritize ecological risk.
> UOM=LS
>
> *.04.03.09 Limitations/Uncertainties*
>
> ***Phases 1 and 2***---Identify and evaluate limitations,
> uncertainties, and sensitivities to the ecology from the project
> activities. UOM=LS
>
> *.04.03.10 Site Conceptual Model*
>
> ***Phases 1 and 2***---Develop and use site conceptual risk model for
> the ecology. UOM=LS
>
> *.04.03.9X Other*
>
> ***Phases 1 and 2***---Costs associated with ecological risk
> assessment.. UOM=LS
>
> **.04.04 Risk Assessment Documentation**
>
> ***Phases 1 and 2***---Prepare a baseline risk report that analyzes
> potential adverse health effects (current or future) caused by
> hazardous substance releases from a site in the absence of any actions
> to control or mitigate these releases (i.e., under an assumption of no
> action). See also .04.15, Combined Report for applicability. UOM=LS
>
> *.04.04.01 Compose Draft Reports*
>
> ***Phases 1 and 2***---Draft and distribute the draft risk assessment
> document. UOM=EA
>
> .04.04.01.01 Perform Data Compilation
>
> ***Phases 1 and 2***---Evaluate and compile data for the draft risk
> assessment document. UOM=LS
>
> .04.04.01.02 Present Data (Format Tables And Prepare Graphics)
>
> ***Phases 1 and 2***---Prepare and present data in an organized
> fashion via, for example tables, charts, pictures, etc. UOM=LS
>
> .04.04.01.03 Site Background
>
> ***Phases 1 and 2***---Research and draft the site background
> information. UOM=LS
>
> .04.04.01.04 Investigation
>
> ***Phases 1 and 2***---Describe, draft, and present the site
> investigation data. UOM=LS
>
> .04.04.01.05 Site Characteristics
>
> ***Phases 1 and 2***---Describe, draft, and present the site
> characteristics and associated information. UOM=LS
>
> .04.04.01.06 Nature and Extent of Contamination
>
> ***Phases 1 and 2***---Describe, draft, and present the nature and
> extent of contamination. UOM=LS
>
> .04.04.01.07 Fate and Transport
>
> ***Phases 1 and 2***---Describe, draft, and present the fate and
> transport of contaminants and hazards. UOM=LS
>
> .04.04.01.08 Summary and Conclusions
>
> ***Phases 1 and 2***---Describe, draft, and present the document
> summary and conclusions. UOM=LS
>
> .04.04.01.09 Reproduction/Distribution
>
> ***Phases 1 and 2***---Reproduce, package, and distribute the draft
> document. UOM=EA
>
> .04.04.01.9X Other
>
> ***Phases 1 and 2***---Other costs associated with composing draft
> risk document. UOM=LS
>
> *.04.04.02 Respond to Comments*
>
> ***Phases 1 and 2***---Collect and develop responses to comments
> received from the draft risk document. UOM=LS
>
> *.04.04.03 Finalize Report*
>
> ***Phases 1 and 2***---Incorporate comments and make changes to the
> document as necessary to finalize the document. UOM=LS
>
> .04.04.03.01 Reproduction/Distribution
>
> ***Phases 1 and 2***---Reproduce, package, and distribute the final
> documents. UOM=EA
>
> .04.04.03.9X Other
>
> ***Phases 1 and 2***---Other costs associated with composing final
> risk document. UOM=LS
>
> *.04.04.9X Other*
>
> ***Phases 1 and 2***---Other costs associated with risk assessment
> documentation. UOM=LS
>
> **.04.05 Environmental Investigation Report**
>
> ***Phases 1 and 2***---Produce a document that presents the results of
> the remedial investigation (RI) or RCRA facility investigation (RFI).
> This activity includes drafting reports, responding to draft report
> comments, and finalizing the report. The report discusses site
> background, investigation, site characteristics, nature and extent of
> contamination, fate and transport, and conclusions. UOM=EA
>
> *.04.05.01 Site Background*
>
> ***Phases 1 and 2***---Research and draft the site background
> information. UOM=EA
>
> *.04.05.02 Investigation*
>
> ***Phases 1 and 2***---Describe, draft, and present the site
> investigation information. UOM=EA
>
> .04.05.02.01 Field Investigation and Technical Approach
>
> ***Phases 1 and 2***---Describe, draft, and present the field
> investigation and technical approach information. UOM=EA
>
> .04.05.02.02 Chemical Analysis and Analytical Methods
>
> ***Phases 1 and 2***---Describe, draft, and present the chemical
> analysis and analytical methods information. UOM=EA
>
> .04.05.02.03 Field Methodologies
>
> ***Phases 1 and 2***---Describe, draft, and present the field
> methodologies information. UOM=EA
>
> .04.05.02.9X Other
>
> ***Phases 1 and 2***---Describe, draft, and present other site
> investigation information. UOM=EA
>
> *.04.05.03 Site Characteristics*
>
> ***Phases 1 and 2***---Describe, draft, and present the site
> characteristics and associated information. UOM=EA
>
> .04.05.03.01 Geology
>
> ***Phases 1 and 2***---Describe, draft, and present site geology
> information. UOM=EA
>
> .04.05.03.02 Hydrology
>
> ***Phases 1 and 2***---Describe, draft, and present site hydrology
> information. UOM=EA
>
> .04.05.03.03 Meteorology
>
> ***Phases 1 and 2***---Describe, draft, and present site meteorology
> information. UOM=EA
>
> .04.05.03.04 Demographics and Land Use
>
> ***Phases 1 and 2***---Describe, draft, and present site demographic
> and land use information. UOM=EA
>
> .04.05.03.05 Ecological Assessment
>
> ***Phases 1 and 2***---Describe, draft, and present site ecological
> assessment information. UOM=EA
>
> .04.05.03.9X Other
>
> ***Phases 1 and 2***---Describe, draft, and present other site
> characteristic information. UOM=EA
>
> *.04.05.04 Nature and Extent of Contamination*
>
> ***Phases 1 and 2***---Describe, draft, and present the nature and
> extent of contamination. UOM=EA
>
> .04.05.04.01 Contaminant Sources
>
> ***Phases 1 and 2***---Describe, draft, and present contamination
> source data. UOM=EA
>
> .04.05.04.02 Contaminant Distribution and Trends

***Phases 1 and 2***---Describe, draft, and present contamination
distribution and trend data. UOM=EA

> .04.05.04.9X Other
>
> ***Phases 1 and 2***---Describe, draft, and present other data on the
> nature and extent of contamination. UOM=EA
>
> *.04.05.05 Fate and Transport*
>
> ***Phases 1 and 2***---Describe, draft, and present the fate and
> transport of contaminants and hazards. UOM=EA
>
> .04.05.05.01 Contaminant Characteristics
>
> ***Phases 1 and 2***---Describe, draft, and present the contaminant
> characteristics data. UOM=EA
>
> .04.05.05.02 Transport Process
>
> ***Phases 1 and 2***---Describe, draft, and present data on transport
> of contaminants. UOM=EA
>
> .04.05.05.03 Contaminant Migration Trends
>
> ***Phases 1 and 2***---Describe, draft, and present the contaminants
> migration trends. UOM=EA
>
> .04.05.05.9X Other
>
> ***Phases 1 and 2***---Describe, draft, and present other data on fate
> and transport of contaminants and hazards. UOM=EA
>
> *.04.05.06 Summary and Conclusions*
>
> ***Phases 1 and 2***---Describe, draft, and present the document
> summary and conclusions. UOM=EA
>
> *.04.05.9X Other*
>
> ***Phases 1 and 2***---Other costs associated with environmental
> investigation document. UOM=EA
>
> **.04.06 Develop Environmental Alternatives**
>
> ***Phase 2***---Develop environmental alternatives that involve
> applying site-specific factors to candidate remediation, waste
> treatment or environmental treatment technologies. The activity
> includes establishing objectives and general response actions,
> identifying preliminary alternatives, identifying and screening
> applicable technologies, developing alternatives, identifying
> requirements for treatability studies, assembling technologies into
> actions, and developing a conceptual site model. See also .04.18,
> Combined Feasibility Document for applicability. UOM=LS
>
> *.04.06.01 Environmental Action Objectives*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with establishing
> environmental action objectives. UOM=LS
>
> *.04.06.02 General Response Actions*

***Phase 2***---Review documents, attend meetings, travel, and perform
other activities associated with establishing general response actions.
UOM=LS

> *.04.06.03 Preliminary Alternatives*

***Phase 2***---Draft and review documents, attend meetings, travel, and
perform other activities associated with identifying preliminary
environmental alternatives. UOM=LS

> *.04.06.04 Applicable Environmental Technologies*
>
> ***Phase 2***---Review documents, attend meetings, travel, and perform
> other activities associated with identifying and screening applicable
> environmental technologies. UOM=LS
>
> *.04.06.05 Environmental Alternatives in Accordance with National
> Contingency Plan*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with developing environmental
> alternatives in accordance with the National Contingency Plan. UOM=LS
>
> *.04.06.06 Treatability Study Requirements*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with identifying treatability
> study requirements. ~~UOM.~~ UOM=LS
>
> *.04.06.07 Technologies Applications Into Actions*
>
> ***Phase 2***---Assemble or put together technologies for application.
> . UOM=LS
>
> *.04.06.08 Conceptual Site Model*
>
> ***Phase 2***---Develop conceptual site models. UOM=LS
>
> *.04.06.9X Other*
>
> ***Phase 2***---Other costs associated with developing environmental
> alternatives. ~~UOM.~~ UOM=LS
>
> **.04.07 Select Environmental Alternatives**
>
> ***Phase 2***---Select applicable remedial waste treatment or
> environmental alternatives by applying specific criteria. See also
> .04.18, Combined Feasibility Document for applicability. UOM=LS
>
> *.04.07.01 Select* *Environmental Alternatives Based on Specific
> Criteria*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with screening environmental
> alternatives based on selected criteria. UOM=LS
>
> *.04.07.02 Action-Specific ARARs*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with identifying and
> evaluating action-specific ARARs. ~~UOM.~~ UOM=LS
>
> *.04.07.03 Refined List of Alternatives*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with refining the list of
> alternatives. UOM=LS
>
> *.04.07.9X Other*
>
> ***Phase 2***---Other costs associated with screening environmental
> alternatives. UOM=LS
>
> **.04.08 Evaluate Alternatives**
>
> ***Phase 2***---Evaluate the treatment alternatives by comparing
> alternatives based on the identified criteria such as protection of
> human health and the environment, compliance with ARARs, long-term
> effectiveness and permanence, reduction in toxicity/mobility/volume,
> short-term effectiveness, implementability, cost, and state and
> community acceptance. See also .04.18, Combined Feasibility Document
> for applicability. UOM=LS
>
> *.04.08.01 Overall Protection of Human Health and the Environment*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternative
> for overall protection of human health and the environment. UOM=LS
>
> *.04.08.02 Compliance with ARARs*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and other activities associated with evaluating alternative for
> compliance with ARARs. UOM=LS
>
> *.04.08.03 Long-Term Effectiveness and Permanence*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for long-term effectiveness and permanence. UOM=LS
>
> *.04.08.04 Reduction in Toxicity, Mobility, or Volume*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for reduction in toxicity, mobility, or volume. UOM=LS
>
> *.04.08.05 Short-Term Effectiveness*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for short-term effectiveness. UOM=LS
>
> *.04.08.06 Implementability - Technical and Administrative*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for technical and administrative implementability. UOM=LS
>
> *.04.08.07 Cost*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for overall cost. UOM=LS
>
> *.04.08.08 State Acceptance*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with evaluating alternatives
> for state acceptance. UOM=LS
>
> *.04.08.09 Community Acceptance*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and other activities associated with evaluating alternative for
> community acceptance. UOM=LS
>
> *.04.08.9X Other*
>
> ***Phase 2***---Other costs associated with evaluating alternatives.
> UOM=LS
>
> **.04.09 Refinement of Alternatives**
>
> ***Phase 2***---Refine environmental alternatives to maximize the
> goals of the action, their ability to meet the established criteria,
> and improve the probability that the state and community will accept
> the alternatives. See also. 04.18, Combined Feasibility Document for
> applicability. UOM=LS
>
> *.04.09.01 Priority Model Scoring*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with priority model scoring.
> UOM=LS
>
> *.04.09.02 Selection of Remedy/Documentation*
>
> ***Phase 2***---Draft and review documents, attend meetings, travel,
> and perform other activities associated with selection of remedies and
> documentation of findings. UOM=LS
>
> *.04.09.9X Other*
>
> ***Phase 2***---Other costs associated with refining alternatives.
> UOM=LS
>
> **.04.10 Document Feasibility Study (or Corrective Measure Study)**
>
> ***Phase 2***---Perform a study to identify and evaluate options for
> environmental projects. The Feasibility Study (FS) is generally
> performed concurrently and interactively with the investigation
> processes. Activities include drafting the FS report, responding to
> comments, and finalizing the report. See also .04.18, Combined
> Feasibility Document for applicability. UOM=LS
>
> *.04.10.01 Compose Draft Feasibility Study (or Corrective Measure
> Study) Report*
>
> ***Phase 2***---Develop and use site conceptual risk model for the
> ecology. UOM=LS
>
> .04.10.01.01 Perform Data Compilation
>
> ***Phase 2***---Compile and evaluate data. UOM=LS
>
> .04.10.01.02 Present Data (Format Tables and Prepare Graphics)
>
> ***Phase 2***---Prepare and present data in an organized fashion.
> UOM=LS
>
> .04.10.01.03 Feasibility Study Objectives
>
> ***Phase 2***---Describe, present, and draft the Feasibility Study
> objectives. UOM=LS
>
> .04.10.01.04 Remedial Objectives
>
> ***Phase 2***---Describe, present, and draft the remedial objectives..
> UOM=LS
>
> .04.10.01.05 General Response Actions
>
> ***Phase 2***---Describe, present, and draft the general response
> actions. ~~UOM.~~ UOM=LS
>
> .04.10.01.06 Identification and Screening of Environmental
> Technologies
>
> ***Phase 2***---Describe, present, and draft the process and the
> result of identifying and screening environmental technologies. UOM=LS
>
> .04.10.01.07 Environmental Alternatives Description
>
> ***Phase 2***---Describe, present, and draft the section on the
> environmental alternatives. UOM=LS
>
> .04.10.01.08 Detailed Analysis of Environmental Technologies
>
> ***Phase 2***---Describe, present, and draft the process to analyze
> environmental technologies in detail. UOM=LS
>
> .04.10.01.09 Engineering Cost Analysis of Selected Alternative
>
> ***Phase 2***---Describe, present, and draft the process and results
> of the engineering cost analysis of selected alternatives. UOM=LS
>
> .04.10.01.10 Summary and Conclusions
>
> ***Phase 2***---Draft and present the summary and conclusion of the
> document. UOM=LS
>
> .04.10.01.11 Reproduction/Distribution
>
> ***Phase 2***---Package, reproduce, and distribute the draft FS
> document. UOM=EA
>
> .04.10.01.9X Other
>
> ***Phase 2***---Other costs associated with composing draft FS
> document. UOM=LS
>
> *.04.10.02 Respond to Comments*
>
> ***Phase 2***---Collect and develop responses to comments received
> from the draft FS document. UOM=LS
>
> *.04.10.03 Finalize Report*
>
> ***Phase 2***---Incorporate comments and make changes to the document
> as necessary to finalize the FS document. UOM=LS
>
> .04.10.03.01 Reproduction/Distribution
>
> ***Phase 2***---Reproduce, package, and distribute final FS documents.
> UOM=EA
>
> .04.10.03.9X Other
>
> ***Phase 2***---Other costs associated with composing FS or Corrective
> Measure Study (CMS) document. UOM=LS
>
> *.04.10.04 Prepare Feasibility Study Addendum*
>
> ***Phase 2***---Draft and finalize the Feasibility Study Addendum.
> UOM=LS
>
> *.04.10.9X Other*
>
> ***Phase 2***---Other costs associated with FS/CMS documentation.
> UOM=LS
>
> **.04.11 Environmental Management Project Design**

***Phases 3 and 4***---Prepare the preliminary, intermediate, and final
design for applicable environmental projects (e.g., Underground Storage
Tanks, Waste Management, or Environmental Restoration). The design stage
encompasses developing the

> design of the selected remedy includes the preparation of detailed
> plans, drawings, and specifications for construction. Office-based
> engineering support during construction is included in Phase 3;
> field-based engineering support during construction is included in
> Phase 4. UOM=EA
>
> *.04.11.01 Preliminary Design*
>
> ***Phase 3***---Develop preliminary engineering designs, drawings,
> approaches, specifications, reports, and initial cost estimates and
> schedules. UOM=EA
>
> .04.11.01.01 Recommend Project Delivery Strategy and Scheduling

***Phase 3***---Develop and provide recommendation of project delivery
strategy and general scheduling. UOM=LS

> .04.11.01.02 Prepare Preliminary Construction Schedule
>
> ***Phase 3***---Develop preliminary construction schedule. See also
> .02.01.01.17 for development of schedule. UOM=EA
>
> .04.11.01.03 Prepare Specifications Outline
>
> ***Phase 3***---Prepare and develop specifications outline. UOM=EA
>
> .04.11.01.04 Prepare Preliminary Drawings
>
> ***Phase 3***---Develop preliminary drawings for project. UOM=EA
>
> .04.11.01.05 Prepare Basis of Design Report/Design Analysis
>
> ***Phase 3***---Develop basis of design report/design analysis. UOM=EA
>
> .04.11.01.06 Prepare Preliminary Cost Estimate
>
> ***Phase 3***---Develop preliminary cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.11.01.9X Other
>
> ***Phase 3***---Develop other preliminary designs, specifications, and
> drawings for other needs. UOM=EA
>
> *.04.11.02 Intermediate Design*
>
> ***Phase 3***---Develop intermediate engineering designs, drawings,
> approaches, specifications, reports, and initial cost estimates and
> schedules. UOM=EA
>
> .04.11.02.01 Update Construction Schedule
>
> ***Phase 3***---Update project delivery strategy and scheduling.
> UOM=EA
>
> .04.11.02.02 Prepare Preliminary Specifications
>
> ***Phase 3***---Develop preliminary specifications. UOM=EA
>
> .04.11.02.03 Prepare Intermediate Drawings
>
> ***Phase 3***---Develop intermediate drawings. UOM=EA
>
> .04.11.02.04 Prepare Basis of Design Report/Design Analysis
>
> ***Phase 3***---Develop basis of design report/design analysis. UOM=EA
>
> .04.11.02.05 Prepare Revised Cost Estimate
>
> ***Phase 3***---Develop revised cost estimate. See also .02.01.01.01
> for development of cost estimate. UOM=EA
>
> .04.11.02.06 Participate in Intermediate Design Review/Briefing
>
> ***Phase 3***---Attend and participate in intermediate design
> review/briefing. UOM=EA
>
> .04.11.02.9X Other
>
> ***Phase 3***---Develop other items needed for intermediate design.
> UOM=EA
>
> *.04.11.03 Pre-Final/Final Design*
>
> ***Phases 3 and 4***---Develop pre-final/final engineering designs,
> drawings, specifications, reports, and initial cost estimates and
> schedules. UOM=EA
>
> .04.11.03.01 Prepare Pre-Final Design Specifications
>
> ***Phases 3 and 4***---Develop pre-final/final design specifications.
> UOM=EA
>
> .04.11.03.02 Prepare Pre-Final Drawings
>
> ***Phases 3 and 4***---Develop pre-final drawings. UOM=EA
>
> .04.11.03.03 Prepare Basis of Design Report/Design Analysis
>
> ***Phases 3 and 4***---Develop basis of design report/design analysis.
> UOM=EA
>
> .04.11.03.04 Prepare Revised Cost Estimate
>
> ***Phases 3 and 4***---Develop revised cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.11.03.05 Participate in Pre-Final/Final Design Review
>
> ***Phases 3 and 4***---Attend and participate in pre-final/final
> design review/briefing. UOM=EA
>
> .04.11.03.06 Prepare 100% Design Submittal
>
> ***Phases 3 and 4***---Develop and submit 100% design. UOM=EA
>
> .04.11.03.07 Revised Schedules

######### Phases 3 and 4---Develop revised schedule. UOM=EA

> .04.11.03.9X Other
>
> ***Phases 3 and 4***---Develop other items needed for pre-final/final
> design. UOM=EA
>
> *.04.11.9X Other*
>
> ***Phases 3 and 4***---Other tasks associated with environmental
> management project design. UOM=EA
>
> **.04.12 Decontamination/Dismantlement Project Design**

***Phases 3 and 4***---Provide decommissioning, decontamination, and
dismantlement design preparation including preliminary design,
intermediate design, and final design. The decommissioning,
decontamination, and dismantlement design stage includes the development
of the actual design of the selected remedy including the preparation of
detailed plans, drawings, and specifications for decommissioning,
decontamination, and dismantlement. Office-based engineering support
during construction is included in Phase 3; field-based engineering
support during construction is included in Phase 4. UOM=EA

> *.04.12.01 Preliminary Design*
>
> ***Phase 3***---Develop preliminary engineering designs, drawings,
> approaches, specifications, reports, and initial cost estimates and
> schedules. UOM=EA
>
> .04.12.01.01 Recommend Project Delivery Strategy And Scheduling

***Phase 3***---Develop and recommend project delivery strategy and
scheduling. UOM=LS

> .04.12.01.02 Prepare Preliminary Construction Schedule
>
> ***Phase 3***---Prepare preliminary construction schedule. See also
> .02.01.01.17 for development of schedules. UOM=EA
>
> .04.12.01.03 Prepare Specifications Outline
>
> ***Phase 3***---Develop specifications outline. UOM=EA
>
> .04.12.01.04 Prepare Preliminary Drawings
>
> ***Phase 3***---Develop preliminary drawings. UOM=EA
>
> .04.12.01.05 Prepare Basis of Design Report/Design Analysis
>
> ***Phase 3***---Develop basis of design report/design analysis. UOM=EA
>
> .04.12.01.06 Prepare Preliminary Cost Estimate
>
> ***Phase 3***---Develop preliminary cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.12.01.9X Other
>
> ***Phase 3***---Develop other preliminary design tasks and activities.
> UOM=EA
>
> *.04.12.02 Intermediate Design*
>
> ***Phase 3***---Develop intermediate engineering designs, drawings,
> approaches, specifications, reports, and intermediate cost estimates
> and schedules. UOM=EA
>
> .04.12.02.01 Update Construction Schedule
>
> ***Phase 3***---Update project delivery strategy and schedule. See
> also .02.01.01.17 for development of schedules. UOM=EA
>
> .04.12.02.02 Prepare Preliminary Specifications
>
> ***Phase 3***---Develop preliminary design specifications. UOM=EA
>
> .04.12.02.03 Prepare Intermediate Drawings
>
> ***Phase 3***---Develop intermediate drawings. UOM=EA
>
> .04.12.02.04 Prepare Basis of Design Report/Design Analysis
>
> ***Phase 3***---Develop basis of design report/design analysis. UOM=EA
>
> .04.12.02.05 Prepare Revised Cost Estimate
>
> ***Phase 3***---Develop revised cost estimate. See also .02.01.01.01
> for development of cost estimate. UOM=EA
>
> .04.12.02.06 Participate in Intermediate Design Review/Briefing
>
> ***Phase 3***---Attend and participate in intermediate design
> review/briefing. UOM=EA
>
> .04.12.02.9X Other
>
> ***Phase 3***---Other tasks needed for intermediate design. UOM=EA
>
> *.04.12.03 Pre-Final/Final Design*
>
> ***Phases 3 and 4***---Develop pre-final/final engineering designs,
> drawings, approaches, specifications, reports, and pre-final/final
> cost estimates and schedules. UOM=EA
>
> .04.12.03.01 Prepare Pre-Final Design Specifications
>
> ***Phases 3 and 4***---Develop pre-final/final design specifications.
> UOM=EA
>
> .04.12.03.02 Prepare Pre-Final Drawings
>
> ***Phases 3 and 4***---Develop pre-final drawings. UOM=EA
>
> .04.12.03.03 Prepare Basis of Design Report/Design Analysis
>
> ***Phases 3 and 4***---Develop basis of design report/design analysis.
> UOM=EA
>
> .04.12.03.04 Prepare Revised Cost Estimate
>
> ***Phases 3 and 4***---Develop revised cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.12.03.05 Participate in Pre-Final/Final Design Review
>
> ***Phases 3 and 4***---Attend and participate in pre-final/final
> design review/briefing. UOM=EA
>
> .04.12.03.06 Prepare 100% Design Submittal
>
> ***Phases 3 and 4***---Develop and submit 100% design. UOM=EA
>
> .04.12.03.9X Other
>
> ***Phases 3 and 4***---Other items needed for performing
> pre-final/final design. UOM=EA
>
> *.04.12.9X Other*
>
> ***Phases 3 and 4***---Other D&D project design. UOM=EA
>
> **.04.13 Facility Design**
>
> ***Phases 3 and 4***---Facility design preparation including
> preliminary design, intermediate design, and final design. The
> facility design stage includes the development of the actual design of
> the facility including the preparation of detailed plans, drawings,
> and specifications for the facility. Office-based engineering support
> during construction is included in Phase 3; field-based engineering
> support during construction is included in Phase 4. UOM=EA
>
> *.04.13.01 Preliminary Design*
>
> ***Phase 3***---Develop preliminary engineering designs, drawings,
> approaches, specifications, reports, and initial cost estimates and
> schedules. UOM=EA
>
> .04.13.01.01 Recommend Project Delivery Strategy And Scheduling
>
> ***Phase 3***---Develop and recommend project delivery strategy and
> scheduling. See also .02.01.01.17 for development of schedules. UOM=LS
>
> .04.13.01.02 Prepare Preliminary Construction Schedule
>
> ***Phase 3***---Develop preliminary construction schedule. See also
> .02.01.01.17 for development of schedules. UOM=EA
>
> .04.13.01.03 Prepare Specifications Outline
>
> ***Phase 3***---Develop specifications outline. UOM=EA
>
> .04.13.01.04 Prepare Preliminary Drawings
>
> ***Phase 3***---Develop preliminary drawings. UOM=EA
>
> .04.13.01.05 Prepare Basis of Design Report/Design Analysis
>
> ***Phase 3***---Develop basis of design report/design analysis. UOM=EA
>
> .04.13.01.06 Prepare Preliminary Cost Estimate
>
> ***Phase 3***---Develop preliminary cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.13.01.9X Other
>
> ***Phases 3 and 4***---Develop other preliminary design items and
> tasks. UOM=EA
>
> *.04.13.02 Intermediate Design*
>
> ***Phase 3***---Develop intermediate engineering designs, drawings,
> approaches, specifications, reports, and intermediate cost estimates
> and schedules. UOM=EA
>
> .04.13.02.01 Update Construction Schedule
>
> ***Phase 3***---Update project delivery strategy and schedule. See
> also .02.01.01.01 for development of schedules. UOM=EA
>
> .04.13.02.02 Prepare Preliminary Specifications
>
> ***Phase 3***---Develop and update intermediate specifications. UOM=EA
>
> .04.13.02.03 Prepare Intermediate Drawings
>
> ***Phase 3***---Develop and update intermediate drawings. UOM=EA
>
> .04.13.02.04 Prepare basis of design report/design analysis
>
> ***Phase 3***---Develop and update basis of design report/design
> analysis. UOM=EA
>
> .04.13.02.05 Prepare Revised Cost Estimate
>
> ***Phase 3***---Prepare revised cost estimate. See also .02.01.01.01
> for development of cost estimate. UOM=EA
>
> .04.13.02.06 Participate in Intermediate Design Review/Briefing
>
> ***Phase 3***---Attend and participate in intermediate design
> review/briefing. UOM=EA
>
> .04.13.02.9X Other
>
> ***Phase 3***---Other activities associated with developing
> intermediate design. UOM=EA
>
> *.04.13.03 Pre-Final/Final Design*
>
> ***Phases 3 and 4***---Develop pre-final/final engineering designs,
> drawings, approaches, specifications, reports, and pre-final/final
> cost estimates and schedules. UOM=EA
>
> .04.13.03.01 Prepare Pre-Final Design Specifications
>
> ***Phases 3 and 4***---Develop pre-final/final design specifications.
> UOM=EA
>
> .04.13.03.02 Prepare Pre-Final Drawings
>
> ***Phases 3 and 4***---Develop pre-final drawings. UOM=EA
>
> .04.13.03.03 Prepare Basis Of Design Report/Design Analysis
>
> ***Phases 3 and 4***---Develop basis of design report/design analysis.
> UOM=EA
>
> .04.13.03.04 Prepare Revised Cost Estimate
>
> ***Phases 3 and 4***---Develop pre-final/final cost estimate. See also
> .02.01.01.01 for development of cost estimate. UOM=EA
>
> .04.13.03.05 Participate in Pre-Final/Final Design Review
>
> ***Phases 3 and 4***---Attend and participate in pre-final/final
> design review/briefing. UOM=EA
>
> .04.13.03.06 Prepare 100% Design Submittal
>
> ***Phases 3 and 4***---Develop and submit 100% design. UOM=EA
>
> .04.13.03.9X Other
>
> ***Phases 3 and 4***---Other activities associated with developing
> pre-final/final design. UOM=EA
>
> *.04.13.9X Other*
>
> ***Phases 3 and 4***---Other costs associated with facility design.
> UOM=EA
>
> **.04.14 Value Engineering/Special Studies**
>
> ***Phases 3 and 4***---Value engineering (VE) during design and
> construction. VE during design is a function-oriented, multi
> disciplinary team approach used to eliminate unnecessary design costs
> without sacrificing performance or quality. It provides an effective
> method for defining a problem and a system for achieving the best
> value. Identification, classification, and analysis of functions are
> used to resolve a problem or determine how to meet a need. VE during
> construction encourages the construction contractor to propose changes
> in construction to provide the most up-to-date construction solutions.
> The value engineering change proposal is an incentive clause in the
> contract that provides the contractor and the Federal agency a
> monetary benefit. Office-based engineering support during construction
> is included in Phase 3; fields-based engineering support during
> construction is included in Phase 4. UOM=LS
>
> *.04.14.01 Perform Value Engineering Screening*
>
> ***Phase 3***---Perform VE screenings such as review of project goals
> and objectives and evaluation of technology alternatives. UOM=LS
>
> *.04.14.02 Perform Value Engineering Study*
>
> ***Phase 3***---Perform VE study by providing detailed review of
> technologies, study of options, and other tasks. UOM=LS
>
> *.04.14.03 Document Value Engineering Study Results*
>
> ***Phase 3***---Document VE study results. UOM=LS
>
> *.04.14.04 Develop Land Acquisition/Easement Requirements*
>
> ***Phase 3***---Develop land acquisition/easement requirements. UOM=LS
>
> .04.14.04.01 Provide Technical Support in Land Acquisition
>
> ***Phase 3***---Provide technical support in land acquisition. UOM=LS
>
> .04.14.04.9X Other
>
> ***Phases 3 and 4***---Other activities associated with developing
> land acquisition/easement requirements. UOM=LS
>
> *.04.14.05 Bidability/Constructability Reviews*
>
> ***Phase 3***---Project technical and administrative personnel
> participating in biddability/constructability reviews. UOM=LS
>
> *.04.14.9X Other*
>
> ***Phases 3 and 4***---Other costs associated with VE and special
> studies. UOM=LS
>
> **.04.15 Combined Report**

***All Phases***---All efforts related to the preparation of findings
during environmental investigation and related technical analyses. For
example, the RFI/RI/BRA report includes a unit characterization summary,
presentation of the unit data, analysis of contaminant fate and
transport, human health risk assessment, ecological risk assessment, and
the determination of appropriate treatment goal options. This element
includes all activities required to prepare, review, revise, and approve
the combined report. This element may also include the development of a
scoping package, the first draft document, comment resolutions, comment
incorporation, and the preparation of revision 1 documents. UOM=EA

> **.04.16 Engineering Evaluation/Cost Analysis Report**
>
> ***Phases 2 and 3***---Prepare an engineering evaluation/cost analysis
> report based on-site characterization results, and contaminant of
> concern and concentrations. This report contains evaluation results of
> various treatment alternatives, and the cost for these alternatives.
> UOM=EA
>
> **.04.17 Record of Decision**
>
> ***Phases 2 and 3***---Prepare a Record of Decision. The Record of
> decision is the document that describes the treatment options agreed
> upon by the EPA, state, and responsible party. The scope of the
> document includes the development of scoping packages, revision 0
> document preparation, comment resolution, comment incorporation and
> the preparation of a revision 1 document. The document may also
> include attendance at public meetings. UOM=EA
>
> **.04.18 Combined Feasibility Document**
>
> ***Phase 2***---This element includes elements, which combine several
> of the structure elements (i.e., .04.06---.04.10) into one element.
> UOM=LS
>
> **.04.19 Post-Construction Design Report**
>
> ***Phase 4***---Prepare a post-construction design report. This
> document provides a general narrative of the construction activity
> that has been performed for the environmental project. It includes a
> brief discussion of unexpected conditions encountered in the field,
> particularly those that affected the scope or schedule of the
> construction work. It also identifies design changes that were
> required during construction and provides required certifications,
> verifications and as-built for the environmental project. UOM=EA
>
> **.04.20 Task Requirements and Criteria**
>
> ***Phase 3***---During the preliminary design phase, define the
> requirements and criteria for the remedial action. UOM=LS
>
> **.04.21 Submittals**
>
> ***Phases 3 and 4***---Reports and documents submitted during or after
> completion of design and construction. Examples of submittals include
> punch list, project acceptance report, survey results, final Quality
> Assurance/Quality Control (QA/QC) reports, and as-built drawings.
> UOM=EA
>
> *.04.21.01 Punch List*
>
> ***Phase 4***---Develop and submit the Punch List. UOM=EA
>
> *.04.21.02 Project Acceptance*
>
> ***Phase 4***---Develop and submit project acceptance document. UOM=EA
>
> *.04.21.03 Survey Information*
>
> ***Phases 3 and 4***---Develop and submit survey information. UOM=EA
>
> *.04.21.04* Final Quality Assurance/Quality Control Reports
>
> ***Phase 4***---Develop and submit final QA/QC report. UOM=EA
>
> *.04.21.05 As-Built Drawings*
>
> ***Phases 3 and 4***---Develop and submit as-built drawings. UOM=EA
>
> *.04.21.9X Other*
>
> ***Phases 3 and 4***---Develop and submit other submittals. UOM=EA
>
> **.04.9X Other**

***All Phases***---All other activities involved in the studies/design
and documentation not described by the above-listed categories. UOM=EA

## .05.00 Site Work

> **.05.01 Mobilization**
>
> ***All Phases***---Transport of equipment, personnel, and facilities
> to the site, and construction of temporary facilities and utilities.
> UOM=LS
>
> *.05.01.01 Mobilization of Construction Equipment and Facilities*
>
> ***All Phases***---Mobilization and set up of construction equipment
> and facilities. UOM=EA
>
> .05.01.01.01 Transport Vehicles, Equipment, Drivers and Operators
>
> ***All Phases***---Transport vehicles, equipment, drivers, and
> operators as part of the mobilization effort. UOM=EA
>
> .05.01.01.02 Manifests, Tolls, Permits for Mobilization
>
> ***All Phases***---Obtain manifests, tolls, permits, and other
> documentation for mobilization of equipment, facilities, operators,
> and drivers. UOM=EA
>
> .05.01.01.03 Escort Vehicles Ownership and Operation
>
> ***All Phases***---Use and ownership of escort vehicles during the
> mobilization effort. UOM=EA
>
> .05.01.01.04 Construction Equipment Operators
>
> ***All Phases***---Transport construction equipment operators during
> the mobilization effort. UOM=EA
>
> .05.01.01.05 Set-up and Assembly of Equipment for Operations
>
> ***All Phases***---Set up and assemble construction equipment for
> operators during the mobilization effort. UOM=EA
>
> .05.01.01.9X Other
>
> ***All Phases***---Other costs associated with mobilization and set up
> of construction equipment and facilities. UOM=EA
>
> *.05.01.02 Mobilization of Personnel*
>
> ***All Phases***---Mobilization or relocation of personnel. UOM=EA
>
> .05.01.02.01 Relocation of Personnel
>
> ***All Phases***---Mobilization or relocation of personnel including
> dependents. Tasks include house hunting trip; per diem; packing and
> unpacking; shipment and storage of goods; and other related costs.
> UOM=EA
>
> .05.01.02.9X Other
>
> ***All Phases***---Other costs associated with mobilization of
> personnel. UOM=EA
>
> *.05.01.03 Temporary Facilities*
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> facilities. UOM=EA
>
> .05.01.03.01 Office Trailers
>
> ***All Phases***---Mobilization, assembly, and set up of office
> trailers. UOM=EA
>
> .05.01.03.02 Lunch/Break Trailer
>
> ***All Phases***---Mobilization, assembly, and set up of lunch/break
> trailers. UOM=EA
>
> .05.01.03.03 Emergency Medical Facilities Trailers
>
> ***All Phases***---Mobilization, assembly, and set up of emergency
> medical facilities trailers. UOM=EA
>
> .05.01.03.04 Storage Facilities and Warehouses
>
> ***All Phases***---Mobilization, assembly, and set up of storage
> facilities and warehouses. UOM=EA
>
> .05.01.03.05 Laundry Facilities
>
> ***All Phases***---Mobilization, assembly, and set up of laundry
> facilities. UOM=EA
>
> .05.01.03.06 Toilets
>
> ***All Phases***---Mobilization, assembly, and set up of toilets.
> UOM=EA
>
> .05.01.03.07 Temporary Laboratory
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> laboratory. UOM=EA
>
> .05.01.03.08 Maintenance Shop
>
> ***All Phases***---Mobilization, assembly, and set up of maintenance
> shop. UOM=EA
>
> .05.01.03.09 Truck Scales
>
> ***All Phases***---Mobilization, assembly, and set up of truck scales.
> UOM=EA
>
> .05.01.03.10 Observation Towers
>
> ***All Phases***---Mobilization, assembly, and set up of observation
> towers. UOM=EA
>
> .05.01.03.11 Decontamination Facilities for Personnel
>
> ***All Phases***---Mobilization, assembly, and set up of
> decontamination facilities for personnel. UOM=M^2^
>
> .05.01.03.12 Decontamination Facilities for Construction Equipment and
> Vehicles
>
> ***All Phases***---Mobilization, assembly, and set up of
> decontamination facilities for construction equipment and vehicles.
> UOM=M^2^
>
> .05.01.03.13 Temporary Cover Structure Over Contaminated Area
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> cover structure over contaminated area. UOM=M^2^
>
> .05.01.03.14 Barricades
>
> ***All Phases***---Mobilization, Assembly, and Set-Up of Temporary
> barricades. UOM=M
>
> .05.01.03.15 Fire Suppression Systems
>
> ***All Phases***---Mobilization, assembly, and set up of fire
> suppression systems.. UOM=EA
>
> .05.01.03.16 Petroleum, Oil, and Lubricant Dispensing Station
>
> ***All Phases***---Mobilization, assembly, and set up of petroleum,
> oil, and lubricant dispensing station. UOM=EA
>
> .05.01.03.17 Guardhouses
>
> ***All Phases***---Mobilization, assembly, and set up of guardhouses.
> UOM=M^2^
>
> .05.01.03.18 Wastewater Holding Tanks
>
> ***All Phases***---Mobilization, assembly, and set up of wastewater
> holding tanks. UOM=M^3^
>
> .05.01.03.19 Housing
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> housing. UOM=M^2^
>
> .05.01.03.20 Aggregate Surfacing
>
> ***All Phases***---Placement of aggregate surface needed for
> mobilization and set up of temporary facilities. UOM=M^2^
>
> .05.01.03.21 Security Fencing
>
> ***All Phases***---Mobilization, assembly, and set up of security
> fencing. UOM=M
>
> .05.01.03.22 Roads and Parking

***All Phases***---Mobilization, assembly, and set up of roads and
parking. UOM=M^2^

> .05.01.03.23 Culverts
>
> ***All Phases***---Mobilization, assembly, and set up of culverts.
> UOM=M
>
> .05.01.03.24 Walks
>
> ***All Phases***---Mobilization, assembly, and set up of walks.
> UOM=M^2^
>
> .05.01.03.25 Signs

***All Phases***---Mobilization and assembly of temporary signs. UOM=EA

> .05.01.03.26 Grading
>
> ***All Phases***---Grade site as required for assembly and set up of
> temporary facilities. UOM=M^2^
>
> .05.01.03.27 Erosion Control
>
> ***All Phases***---Perform erosion control as a result of
> mobilization, assembly, and set up of temporary facilities. UOM=M^2^
>
> .05.01.03.9X Others
>
> ***All Phases***---All other costs associated with mobilization,
> assembly, and set up of temporary utilities. UOM=LS
>
> *.05.01.04 Temporary Utilities*
>
> ***Phases 2-6***---Mobilization, assembly, and set up of temporary
> utilities. UOM=M
>
> .05.01.04.01 Site Lighting

***Phases 2-6***---Mobilization, assembly, and set up of site lighting.
UOM=EA

> .05.01.04.02 Power connection/distribution
>
> ***Phases 2-6***---Mobilization, assembly, and set up of power
> connection and distribution. UOM=M
>
> .05.01.04.03 Telephone/Communications Hook-Up
>
> ***Phases 2-6***---Mobilization, assembly, and set up of
> telephone/communications hook-up including faxes and Internet or
> networking connections. UOM=M
>
> .05.01.04.04 Water Connection/Distribution
>
> ***Phases 2-6***---Mobilization, assembly, and set up of water
> connection/distribution. UOM=M
>
> .05.01.04.05 Sewer Connection/Distribution
>
> ***Phases 2-6***---Mobilization, assembly, and set up of sewer
> connection/distribution. UOM=M
>
> .05.01.04.06 Gas Connection/Distribution
>
> ***Phases 2-6***---Mobilization, assembly, and set up of gas
> connection/distribution. UOM=M
>
> .05.01.04.9X Other
>
> ***Phases 2-6***---Mobilization, assembly, and set up of other
> temporary utilities. UOM=LS
>
> *.05.01.05 Construction Plant Erection*
>
> ***Phase 4***---Mobilization, assembly, and set up of temporary
> construction plants. UOM=EA
>
> .05.01.05.01 Concrete Batch Plant
>
> ***Phase 4***---Mobilization, assembly, and set up of concrete batch.
> plant. UOM=EA
>
> .05.01.05.02 Block Plant
>
> ***Phase 4***---Mobilization, assembly, and set up of construction
> plant for blocks. UOM=EA
>
> .05.01.05.03 Precast Concrete Plant
>
> ***Phase 4***---Mobilization, assembly, and set up of construction
> plant for precast concrete. UOM=EA
>
> .05.01.05.04 Asphalt Plant
>
> ***Phase 4***---Mobilization, assembly, and set up of construction
> plant for asphalt. plant. UOM=EA
>
> .05.01.05.05 Quarry Crusher/Screens
>
> ***Phase 4***---Mobilization, assembly, and set up of construction
> plant for quarry crusher/screen systems. UOM=EA
>
> .05.01.05.9X Other
>
> ***Phase 4***---Mobilization, assembly, and set up of other
> construction plants. UOM=EA
>
> *.05.01.06 Radiological Protection Laboratory*
>
> ***All Phases***---Mobilization, assembly, and set up of radiological
> Protection Laboratory. UOM=EA
>
> *.05.01.07 Temporary Relocations/Roads/Structures/Utilities*
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> relocations/roads/structures/utilities. UOM=M
>
> .05.01.07.01 Roads
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> road relocations. UOM=M
>
> .05.01.07.02 Structures
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> relocations of structures. UOM=EA
>
> .05.01.07.03 Utilities
>
> ***All Phases***---Mobilization, assembly, and set up of temporary
> utility relocations. UOM=M
>
> .05.01.07.04 Other
>
> ***All Phases***---Mobilization, assembly, and set up of other
> temporary relocations/roads/structures/utilities. UOM=LS
>
> *.05.01.9X Other*
>
> ***All Phases***---Mobilization, assembly, and set up of other
> mobilization activities. UOM=LS
>
> **.05.02 Cleanup/Landscaping/Revegetation**
>
> ***All Phases***---Cleanup activities consisting of general area
> cleanup, removal of trash and debris, and washing or sweeping of roads
> and parking lots usually as a concluding activity in a project or
> program. This element also includes landscaping activities consisting
> of land preparation for, and execution of, seeding, planting, sodding,
> revegetation of site; slope protection; fertilization; watering; and
> mowing and trimming as required at the site. UOM=M^2^
>
> *.05.02.01 Removal of Trash and Debris*
>
> ***All Phases***---Removal of trash and debris at a site. UOM=M^2^
>
> *.05.02.02 Washing or Sweeping*
>
> ***All Phases***---Washing or sweeping of areas. UOM=M^2^
>
> *.05.02.03 Fine Grading and Soil Preparation*
>
> ***All Phases***---Fine grading and soil preparation at a site.
> UOM=M^2^
>
> *.05.02.04 Erosion Control*
>
> ***All Phases***---Initial installation, construction, and maintenance
> of erosion control devices at a site. UOM=M^2^
>
> *.05.02.05 Sodding and Seeding*
>
> ***All Phases***---Initial sodding and seeding and continual
> maintenance of a site. UOM=M^2^
>
> *.05.02.06 Planting of Trees, Shrubs, Plants*
>
> ***All Phases***---Plant and maintain trees, shrubs, and plants at a
> site. UOM=M^2^
>
> *.05.02.07 Revegetation*
>
> ***All Phases***---Revegetation and maintenance of vegetation at a
> site. UOM=M^2^
>
> *.05.02.08 Irrigation System*
>
> ***All Phases***---Installation, operation, and maintenance of an
> irrigation system at a site. UOM=M^2^
>
> *.05.02.09 Topsoil*
>
> ***All Phases***---Initial placement and maintenance placement of
> topsoil at a site. UOM=M^2^
>
> *.05.02.10 Mulch/Fertilizer*
>
> ***All Phases***---Initial placement and continual maintenance
> placement of mulch and fertilizer at the site. UOM=M^2^
>
> *.05.02.9X Other*
>
> ***All Phases***---Other costs associated with
> cleanup/landscaping/revegetation. UOM=M^2^
>
> **.05.03 Clear and Grub**
>
> ***Phases 1-4***---Clear and grub as necessary to prepare the site for
> construction, remediation, treatment, or other activities. Clearing is
> the process of removing vegetation such as trees, shrubs, brush,
> grass, and other plants. Grubbing is the removal of stumps, roots, and
> debris from soil by heavy equipment such as dozer, scrapers, and
> excavators UOM=M^2^
>
> *.05.03.01 Cut and Chip Trees*
>
> ***Phases 1-4***---Cut and chip trees, shrubs, and other plants.
> UOM=EA
>
> *.05.03.02 Removal of Stumps*

***Phases 1-4***---Removal of tree stumps. UOM=EA

> *.05.03.03 Clearing Brush*
>
> ***Phases 1-4***---Clearing of brushes and plants. UOM=M^2^
>
> *.05.03.04 Strip Topsoil*
>
> ***Phases 1-4***---Stripping of topsoil. UOM=M^3^
>
> *.05.03.05 Tree Removal*
>
> ***Phases 1-4***---Removal of trees, shrubs, plants, and other large
> items. UOM=EA
>
> *.05.03.9X Other*

***Phases 1-4***---Other costs associated with clear and grub. UOM=M^2^

> **.05.04 Dismantling and Demolition (Non-Hazardous)**
>
> ***Phases 1-5***---Demolish or dismantle structures and facilities
> such as buildings, roads, pavements, fencing, pipes, and underground
> utilities in a **non-hazardous area**. This activity also includes the
> removal of barriers and other structures. Dismantling and demolition
> in hazardous areas should use treatment technologies and Facility D&D
> activities in sections .21.xx---.31.xx, and .34.xx to decontaminate
> the structures. See .14.01 also for Demolition for OE Removal.
> UOM=M^2^
>
> *.05.04.01 Dismantling or Demolition of Non-Usable, Clean Balance of
> Plant Systems*
>
> ***Phases 1-5***---Dismantle or demolish non-usable, clean balance of
> plant systems. UOM=M^2^
>
> .05.04.01.01 Office Space Structures
>
> ***Phases 1-5***---Dismantle or demolish office space structures.
> UOM=M^2^
>
> .05.04.01.02 Laboratory Space/Research Space Structures
>
> ***Phases 1-5***---Dismantle or demolish laboratory space/research
> space structures. UOM=M^2^
>
> .05.04.01.03 Storage or Warehouse Structures
>
> ***Phases 1-5***---Dismantle or demolish storage or warehouse
> structures. UOM=M^2^
>
> .05.04.01.04 Treatment Facility Structure
>
> ***Phases 1-5***---Dismantle or demolish facility structures. UOM=M^2^
>
> .05.04.01.05 Component Cooling Systems
>
> ***Phases 1-5***---Dismantle or demolish component cooling systems.
> UOM=M^2^
>
> .05.04.01.06 Make-Up Water Systems
>
> ***Phases 1-5***---Dismantle or demolish make-up water systems.
> UOM=M^3^
>
> .05.04.01.07 Feedwater Systems
>
> ***Phases 1-5***---Dismantle or demolish feedwarter systems. UOM=M^3^
>
> .05.04.01.08 Condenser Cooling Systems
>
> ***Phases 1-5***---Dismantle or demolish condenser cooling systems.
> UOM=M^3^
>
> .05.04.01.09 Sampling Systems
>
> ***Phases 1-5***---Dismantle or demolish sampling systems.. UOM=M^3^
>
> .05.04.01.10 Turbine Generator
>
> ***Phases 1-5***---Dismantle or demolish turbine generator. UOM=MW
>
> .05.04.01.11 Electrical Motor Control Center
>
> ***Phases 1-5***---Dismantle or demolish electrical motor control
> center. UOM=M^2^
>
> .05.04.01.12 Instrumentation Systems
>
> ***Phases 1-5***---Dismantle or demolish instrumentation systems.
> UOM=M^2^
>
> .05.04.01.13 Cable Trays and Conduits
>
> ***Phases 1-5***---Dismantle or demolish cable trays and conduits.
> UOM=M
>
> .05.04.01.14 Compressed Air Systems
>
> ***Phases 1-5***---Dismantle or demolish compressed air systems. UOM=M
>
> .05.04.01.15 Instrument Air Systems
>
> ***Phases 1-5***---Dismantle or demolish instrument air systems. UOM=M
>
> .05.04.01.16 Security Systems
>
> ***Phases 1-5***---Dismantle or demolish security systems. UOM=M^2^
>
> .05.04.01.17 Fire Protection Systems
>
> ***Phases 1-5***---Dismantle or demolish fire protection systems.
> UOM=M^2^
>
> .05.04.01.18 HVAC
>
> ***Phases 1-5***---Dismantle or demolish HVAC systems. UOM=M^3^
>
> .05.04.01.19 Security Fencing
>
> ***Phases 1-5***---Dismantle or demolish security fencing systems.
> UOM=M
>
> .05.04.01.20 Cooling Towers and Stacks
>
> ***Phases 1-5***---Dismantle or demolish cooling tower and stacks
> systems. UOM=M^2^
>
> .05.04.01.21 Roads and Parking Space
>
> ***Phases 1-5***---Dismantle or demolish roads and parking space
> systems. UOM=M^2^
>
> .05.04.01.22 Railroads
>
> ***Phases 1-5***---Dismantling or demolition of railroads. UOM=M
>
> .05.04.01.23 Security Building Structures
>
> ***Phases 1-5***---Dismantle or demolish security building or
> structures. UOM=M^2^
>
> .05.04.01.9X Other
>
> ***Phases 1-5***---Dismantle or demolish other non-usable, clean
> balance-of-plant systems. UOM=M^2^
>
> *.05.04.9X Other*
>
> ***Phases 1-5***---Dismantle or demolish other structures and systems.
> UOM=M^2^
>
> **.05.05 Excavation and Earthwork**
>
> ***Phases 1-4***---Excavate as necessary for site improvements;
> preparation for construction; installation of pipes, installation of
> underground utilities, treatment units and facilities; roadways;
> foundation; and other cut and fill requirements. This element includes
> removal of large rocks or excavation of various types of soils,
> grading, backfilling, stripping topsoil, soil compaction, and other
> miscellaneous activities. Methods include blasting, excavating with
> dragline, clamshell, or excavators. Other activities in the Site work
> assume excavation is not included. Therefore use this element when
> excavation and earthwork are necessary. It should be noted that if
> excavation is already included as part of other specific elements, the
> user should not double count by using this element again. This element
> does not include substructure removal under D&D. See Element .31.17.
> UOM=M^3^
>
> *.05.05.01 Excavation of Soils, Rocks, Solids and Sludges*
>
> ***Phases 1-4***---Excavate soils, rocks, solids and sludges. UOM=M^3^
>
> .05.05.02 Scarification
>
> ***Phases 1-4***---Scarify soil. UOM=M^3^
>
> *.05.05.03 Harrowing and Furrowing*
>
> ***Phases 1-4***---Harrow and furrow the ground. UOM=M^3^
>
> *.05.05.04 Tracking*
>
> ***Phases 1-4***---Track soil and land. UOM=M^3^
>
> *.05.05.05 Grading*
>
> ***Phases 1-4***---Grade soil and land. UOM=M^3^
>
> *.05.05.06 Backfilling*
>
> ***Phases 1-4***---Backfill soil and other material. UOM=M^3^
>
> *.05.05.07 Spreading*
>
> ***Phases 1-4***---Spread soil, gravel, or other materials. UOM=M^3^
>
> *.05.05.08 Compaction*
>
> ***Phases 1-4***---Compact the soil, or other materials. UOM=M^3^
>
> *.05.05.09 Stockpiling*
>
> ***Phases 1-4***---Stockpile soil and other materials. UOM=M^3^
>
> *.05.05.10 Settlement Markers*
>
> ***Phases 1-4***---Place and remove settlement markers. UOM=EA
>
> *.05.05.9X Other*
>
> ***Phases 1-4***---Other activities associated with excavation and
> earthwork. UOM=M^3^
>
> **.05.06 Load and Haul**
>
> ***Phases 1-5***---Load and haul excavation cut-and-fill materials,
> debris and trash, stockpiled materials, and other materials that may
> be needed for transport to and from other locations such as disposal
> facilities or material plants. Also includes handling and dumping
> fees. Dump trucks, loaders, and haulers may be used. Other activities
> in the Site work Element assume load and haul is not included.
> Therefore use this activity when loading and hauling are necessary.
> UOM=M^3^
>
> **.05.07 Borrow Pit/Haul Roads**
>
> ***Phases 1-4***---A borrow pit is the location to obtain fill
> material for earthwork that meets certain specifications. A haul road
> is used to transport the borrowed material to the construction site.
> This element includes the construction and excavation of Haul Roads
> and Borrow Pits where necessary. UOM=M^3^
>
> **.05.08 Access Roads**
>
> ***Phases 1-4***---Access to a site is often a major concern in any
> project where heavy equipment must be moved or transported. This
> element includes construction of access roads for construction sites
> or other facilities when such access is not possible or does not exit.
> The access road can consist of one lane dirt or gravel road to more
> complex multi-lane asphalt and concrete systems. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and
> maintainenance access roads during normal use UOM=M^2^/YR
>
> **.05.09 Arterial Roads/Divided Highways**
>
> ***Phases 1-4***---Construct permanent arterial roads or divided
> highways for public or private use due to the change of traffic
> patterns caused by the project construction or ongoing facility O&M.
> Costs in this element include components such as: road construction
> materials, barricades, equipment, guardrails, curbs and gutters, and
> other integral components not already included by using other
> elements. It is assumed that excavation/earthwork is not included in
> this element. If excavation/earthwork is necessary, use .05.05,
> Excavation and Earthwork. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> roads and highways during normal use. UOM=M^2^/YR
>
> **.05.10 Diesel Generator**
>
> ***Phases 1-4***---Cost to purchaser and install diesel generators
> that usually provides stand-by and emergency power. UOM=EA
>
> ***Phase 5-6***---Cost associated with operating and maintaining the
> diesel generator. Examples of cost includes: oil and lubrication,
> replacing parts, inspection of system components, cleaning of area,
> and other operation and maintenance costs. UOM=EA/YR
>
> **.05.11 Access Control Facility**
>
> ***Phases 1-4***---Construction of a facility that controls entrance
> and exit of personnel, material, equipment, automobiles and other
> items. UOM=M^2^
>
> ***Phase 5-6***---This element includes cost associated with operating
> and maintaining the access control facility. UOM=M^2^/YR
>
> **.05.12 Railroad Tracks and Crossing**
>
> ***Phases 1-4***---This element is used when there is a need to
> construct railroad tracks or a crossing for the transport of materials
> to the site. Activities include preparation of track bed, tracks,
> ties, materials, markings, and other required items. UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, repair, and maintain the tracks
> and crossing. UOM=M/YR
>
> **.05.13 Bridges**
>
> ***Phases 1-4***---Cost to construct bridges necessary for site or
> project construction and operations. Types of bridges include timber
> or wooden structures, concrete structures, iron or steel structures,
> or composite material structures. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, clean, clear, repair, and maintain
> bridges during normal use UOM= M^2^/YR
>
> **.05.14 Fencing**
>
> ***Phases 1-4***---Construct various types of fencing and gates for
> boundary placement, security, safety, privacy, or other purposes. If
> minor excavation and earthwork are necessary to install the fence, the
> cost should be included in this element. See also Institutional
> Controls, .02.04. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain fences and
> boundary placements during normal operations. UOM=M/YR
>
> **.05.15 Parking Lots**
>
> ***Phases 1-4***---Construct gravel, asphalt, or concrete parking lots
> as needed for site/facility construction and for personnel during O&M
> of the facility. See also .05.11, Resurfacing Roadways/Parking Lots.
> UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> parking lots during normal use . This includes the placement of a new
> surface cover over the existing surface. This may be required due to
> deteriorated condition of the surface, or because of changes to the
> marking. Existing concrete or asphalt surfaces will be resurfaced with
> asphalt surfaces or concrete, and gravel surfaces will be resurfaced
> with gravel. UOM=M^2^/YR
>
> **.05.16 Retaining Wall**
>
> ***Phases 1-4***---Construct retaining walls designed to hold back
> soil or other loose material and prevent these materials from falling
> or sliding. Costs in this element include the retaining wall structure
> components, footing, construction, and minor trenching. If major
> excavation and earthwork are necessary, use element .05.05. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, repair, and maintain the retaining
> wall. UOM=M^2^/YR
>
> **.05.17 Sidewalks**
>
> ***Phases 1-4***---Construct gravel, asphalt, brick, or reinforced
> concrete sidewalks for pedestrian traffic. UOM=M^2^
>
> ***Phases 5 and 6***---Routinely inspect, clear, clean, repair, and
> maintain the sidewalks during normal use. UOM=M^2^/YR
>
> **.05.18 Sprinkler System**
>
> ***Phases 1-4***---Construct sprinkler systems for landscaping
> irrigation or for dust suppression during construction and facility
> operations. This element includes piping, pumping, sprinkler heads,
> valves, reducers, and control system. UOM=M
>
> ***Phases 5 and 6***---Inspect, and maintain sprinkler systems during
> normal use. UOM=M/YR
>
> **.05.19 Structures/Culverts**
>
> ***Phases 1-4***---Construct or place cast-in-place concrete pipes or
> barrels, or large corrugated metal pipes culverts. These culverts,
> usually installed under roadways, are used for storm-water collection,
> directing the flow of water, and for transport of runoff. This element
> includes piping, fittings, manholes, and other work integral to
> construction of structure/culverts. Major earthwork and excavations
> are not included in the costs for this element. UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> structures and culverts during normal use. UOM=M^2^/YR
>
> **.05.20 Gas Distribution Pipelines**
>
> ***Phases 1-4***---Construct or place gas distribution pipelines from
> the main distribution to site locations. Costs in this element include
> pipe supports and foundation, piping, valves and switches, and other
> miscellaneous costs. Major excavation and earthwork are excluded from
> this element. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain gas distribution
> pipelines during normal use. UOM=M/YR
>
> **.05.21 Fuel Distribution Pipelines**
>
> ***Phases 1-4***---Construct or place pipelines for fuels distribution
> (excluding gas distribution) from the distribution main to required
> site locations. Costs for this element include foundations/supports,
> switches and valves, pumps, piping, and other auxiliary components.
> This element does not include major excavation or earthwork. Use
> .05.05 to account for Excavation and Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain fuel line
> distribution during normal use. UOM=M/YR
>
> **.05.22 Fuel Storage Tanks**
>
> ***Phases 1-4***---Install or construct storage tanks for fuel during
> site construction or facility operation and maintenance. It also
> includes foundation or support for the tanks and meters and controls.
> This element does not include major excavation or earthwork. Use
> .05.05 to account for Excavation and Earthwork. UOM=EA
>
> ***Phases 5 and 6***---Inspect, repair and maintain fuel storage tanks
> during normal use. UOM=EA/YR
>
> **.05.23 Heating/Cooling Distribution System**
>
> ***Phases 1-4***---Construct or install heating and cooling
> distribution systems from a central plant source to the construction
> site or for facility O&M. A distribution system consists of supply
> pipe for chilled water and a separate pipe for hot water. Also
> included is a separate return pipe from the site to the central plant.
> This element includes support frames and structures, system
> instrumentation and controls, valves, fittings, flow measures, and
> other appurtenance. Use .05.05 to account for Excavation and
> Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain heating and
> cooling distribution system during normal use. UOM=M/YR
>
> **.05.24 Steam Distribution and Condensate Return Systems**
>
> ***Phases 1-4***---Construct or install steam and condensate
> distribution systems from a central plant source to the construction
> site or for facility O&M. Distribution systems consist of a supply
> pipe for steam and a separate pipe for condensate. Also included is a
> separate return pipe from the site to the central plant. This element
> includes support frames and structures, system instrumentation and
> controls, valves, fittings, flow measures, access ways, and other
> appurtenance. Use .05.05 to account for Excavation and Earthwork.
> UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain steam and
> condensate distribution systems during normal use. UOM=M/YR
>
> **.05.25 Treatment Plants/Lift Stations**
>
> ***Phases 1-4***---Construct treatment plants and lift stations used
> to treat and transport non-contaminated or non-hazardous fluids. This
> element includes water or wastewater treatment unit construction and
> installation, piping, valves and fittings, instrumentation and
> control, supporting frames and structures, and other necessary
> appurtenances. This element does not include excavation and earthwork.
> Use .05.05 to account for Excavation and Earthwork. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, repair, and maintain the treatment
> plant or the lift station during normal use. UOM=M^2^/YR
>
> **.05.26 Water Distribution**
>
> ***Phases 1-4***---Install or construct a system to distribute potable
> or irrigation water to construction sites or facilities from a central
> location. This element includes piping, valves and fittings,
> instrumentation and controls, pumps, manholes, and other required
> appurtenances. Use .05.05 to account for Excavation and Earthwork.
> UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain the
> water distribution system during normal use. UOM=M/YR
>
> **.05.27 Water Storage Tanks**
>
> ***Phases 1-4***---Install or construct tanks to store potable or
> irrigation water for construction sites or facilities. This element
> includes tanks, piping, valves and fittings, instrumentation and
> controls, pumps, and other required appurtenances. Use .05.05 to
> account for Excavation and Earthwork. UOM=EA
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> water storage tanks during normal use. UOM=EA/YR
>
> **.05.28 Storm Sewer Systems**
>
> ***Phases 1-4***---Install or construct systems to collect, redirect,
> and transport storm water at the construction site or for the facility
> to a central treatment plant. This element includes piping, valves and
> fittings, instrumentation and controls, pumps, manholes, and other
> required appurtenances. Use .05.05 to account for Excavation and
> Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> storm sewers during normal use. UOM=M/YR
>
> **.05.29 Communications Systems**
>
> ***Phases 1-4***---Construct and install underground or aboveground
> communication systems including phones, fax, video, or e-mails.
> Included in the element are the installation of cables and wires,
> hardware, switches, conduits, and other equipment. UOM=M^2^
>
> ***Phases 5 and 6***---Inspect, and maintain communication systems
> during normal use. UOM=M^2^/YR
>
> **.05.30 Lighting**
>
> ***Phases 1-4***---Install or fabricate illuminating devices at the
> construction site, roadways, facilities, and other areas at the site.
> It includes switches, light bulbs, poles, foundation, and other
> fixtures. Use .05.05 to account for Excavation and Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> lighting systems during normal use. UOM=M/YR
>
> **.05.31 Overhead Electrical Distribution**
>
> ***Phases 1-4***---Install or construct devices for overhead
> electrical distribution to construction sites or facilities from a
> central location. This element assumes there is no excavation for
> distribution line installations, but includes wires, poles, switches,
> transformers, and other related items. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain overhead
> electrical distribution during normal use. UOM=M/YR
>
> **.05.32 Underground Electrical Distribution**
>
> ***Phases 1-4***---Install or construct buried electrical power
> distribution enclosures, wires, cables, switches, fixtures,
> transformers, and other appurtenances from a central location to a
> construction site or to a facility. Use .05.05 to account for
> Excavation and Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, repair, and maintain underground
> electrical distribution systems during normal use. UOM=M/YR
>
> **.05.33 Sanitary Sewer Systems**
>
> ***Phases 1-4***---Install and construct systems to collect and
> transport aqueous sanitary waste to a central treatment location from
> a construction site or a facility. Items include piping, pumps,
> instrumentation and control, valves and fittings, storage tanks, and
> other necessary appurtenances. Use .05.05 to account for Excavation
> and Earthwork. UOM=M
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> sanitary sewers during normal use. UOM=M/YR
>
> **.05.34 Restoration of Buildings After D&D**
>
> ***Phases 4-6***---Restore buildings and facilities for reuse after
> D&D. UOM=M^3^
>
> **.05.35 Compressed Air/Nitrogen Systems**
>
> ***Phases 1-4***---Install and construct systems to supply compressed
> air and nitrogen. Items include piping, compressors, instrumentation
> and control, valves and fittings, storage tanks, and other necessary
> appurtenances. Use .05.05 to account for Excavation and Earthwork.
> UOM=M^3^
>
> ***Phases 5 and 6***---Inspect, clear, clean, repair, and maintain
> compressed air and nitrogen system during normal use. UOM=M^3^/YR
>
> **.05.36 Demobilization**
>
> ***All Phases***---Transport equipment back to owner and personnel
> back to their permanent place of residence. This element provides for
> all work associated with plant takedown and removal of temporary
> facilities, utilities, equipment, material, and personnel. UOM=LS
>
> *.05.36.01 Remove Temporary Facilities*
>
> ***All Phases***---Disassembly, removal, and demobilization of
> temporary facilities. UOM=EA
>
> .05.36.01.01 Office Trailers
>
> ***All Phases***---Disassemble, remove, and demobilize office
> trailers. UOM=EA
>
> .05.36.01.02 Lunch/Break Trailer
>
> ***All Phases***---Disassemble, remove, and demobilize lunch/break
> trailers. UOM=EA
>
> .05.36.01.03 Emergency Medical Facilities Trailers
>
> ***All Phases***---Disassemble, remove, and demobilize emergency
> medical facilities trailers. UOM=EA
>
> .05.36.01.04 Storage Facilities
>
> ***All Phases***---Disassemble, remove, and demobilizeofstorage
> facilities and warehouses. UOM=EA
>
> .05.36.01.05 Laundry Facilities
>
> ***All Phases***---Disassemble, remove, and demobilize laundry
> facilities. UOM=EA
>
> .05.36.01.06 Toilets
>
> ***All Phases***---Disassemble, remove, and demobilize toilets. UOM=EA
>
> .05.36.01.07 Temporary Laboratory
>
> ***All Phases***---Disassemble, remove, and demobilize temporary
> laboratory. UOM=EA
>
> .05.36.01.08 Maintenance Shop
>
> ***All Phases***---Disassemble, remove, and demobilize maintenance
> shop. UOM=EA
>
> .05.36.01.09 Truck Scales
>
> ***All Phases***---Disassemble, remove, and demobilize truck scales.
> UOM=EA
>
> .05.36.01.10 Observation Towers
>
> ***All Phases***---Disassemble, remove, and demobilize observation
> towers. UOM=EA
>
> .05.36.01.11 Decontamination Facilities for Personnel
>
> ***All Phases***---Disassemble, remove, and demobilize decontamination
> facilities for personnel. UOM=M^2^
>
> .05.36.01.12 Decontamination Facilities for Construction Equipment and
> Vehicles
>
> ***All Phases***---Disassemble, remove, and demobilize decontamination
> facilities for construction equipment and vehicles. UOM=M^2^
>
> .05.36.01.13 Temporary Cover Structure Over Contaminated Area
>
> ***All Phases***---Disassemble, remove, and demobilize temporary cover
> structure over contaminated area. UOM=M^2^
>
> .05.36.01.14 Barricades
>
> ***All Phases***---Disassemble, remove, and demobilize temporary
> barricades. UOM=M
>
> .05.36.01.15 Fire Suppression Systems
>
> ***All Phases***---Disassemble, remove, and demobilize fire
> suppression systems. UOM=EA
>
> .05.36.01.16 Petroleum, Oil, Lubricant Dispensing Station
>
> ***All Phases***---Disassemble, remove, and demobilize petroleum, oil,
> and lubricant dispensing station. UOM=EA
>
> .05.36.01.17 Guardhouses
>
> ***All Phases***---Disassemble, remove, and demobilize guardhouses.
> UOM=M^2^
>
> .05.36.01.18 Wastewater Holding Tanks
>
> ***All Phases***---Disassemble, remove, and demobilize wastewater
> holding tanks. UOM=M^3^
>
> .05.36.01.19 Housing
>
> ***All Phases***---Disassemble, remove, and demobilize temporary
> housing. UOM=M^2^
>
> .05.36.01.20 Aggregate Surfacing
>
> ***All Phases***---Place aggregate surface needed for demobilization
> effort. UOM=M^2^
>
> .05.36.01.21 Security Fencing
>
> ***All Phases***---Disassemble, remove, and demobilize security
> fencing. UOM=M
>
> .05.36.01.22 Roads and Parking
>
> ***All Phases***---Place roads and parking needed for demobilization
> effort. UOM=M^2^
>
> .05.36.01.23 Culverts
>
> ***All Phases***---Place culverts needed for demobilization effort.
> UOM=M
>
> .05.36.01.24 Walks
>
> ***All Phases***---Disassemble, remove, and demobilize walks. UOM=M^2^
>
> .05.36.01.25 Signs
>
> ***All Phases***---Demobilize and remove temporary signs.. UOM=EA
>
> .05.36.01.26 Grading
>
> ***All Phases***---Grading activities performed as part of
> demobilization of temporary facilities. UOM=M^2^
>
> .05.36.01.27 Erosion Control
>
> ***All Phases***---Erosion control activities required by
> mobilization, assembly, and set up of temporary facilities. UOM=M^2^
>
> .05.36.01.9X Others
>
> ***All Phases***---Remove other facilities, material, equipment, and
> items. UOM=LS
>
> *.05.36.02 Removd Temporary Utilities*
>
> ***Phases 2-5***---Disassemble, remove, and demobilize temporary
> utilities. UOM=M
>
> .05.36.02.01 Site Lighting
>
> ***Phases 2-5***---Disassemble, remove, and demobilize site lighting.
> UOM=M
>
> .05.36.02.02 Power Connection/Distribution
>
> ***Phases 2-5***---Disassemble, remove, and demobilize power
> connection and distribution. UOM=M
>
> .05.36.02.03 Telephone/Communications Hook-Up
>
> ***Phases 2-5***---Disassemble, remove, and demobilize
> telephone/communications hook-up. UOM=M
>
> .05.36.02.04 Water Connection/Distribution
>
> ***Phases 2-5***---Disassemble, remove, and demobilize water
> connection/distribution. UOM=M
>
> .05.36.02.05 Sewer Connection/Distribution
>
> ***Phases 2-5***---Disassemble, remove, and demobilize sewer
> connection/distribution. UOM=M
>
> .05.36.02.06 Gas Connection/Distribution
>
> ***Phases 2-5***---Disassemble, remove, and demobilize gas
> connection/distribution. UOM=M
>
> .05.36.02.9X Other
>
> ***Phases 2-5***---Disassemble, remove, and demobilize other temporary
> utilities. UOM=M
>
> *.05.36.03 Final Decontamination*
>
> ***Phases 2-5***---All costs associated with final decontamination of
> temporary facilities, equipment, and structures. UOM=M^2^
>
> *.05.36.04 Construction Equipment and Facilities*
>
> ***Phases 2-5***---Disassembly and demobilization of construction
> equipment and facilities. UOM=EA
>
> .05.36.04.01 Transport Vehicles, Equipment, Drivers and Operators
>
> ***Phases 2-5***---Transportation of vehicles, equipment, drivers, and
> operators as part of the demobilization effort. UOM=EA
>
> .05.36.04.02 Manifests, Tolls, Permits for Mobilization
>
> ***Phases 2-5***---Obtain manifests, tolls, permits, and other
> documentation for demobilization of equipment, facilities, operators,
> and drivers. UOM=EA
>
> .05.36.04.03 Escort Vehicles Ownership and Operation
>
> ***Phases 2-5***---All costs associated with use and ownership of
> escort vehicles. UOM=EA
>
> .05.36.04.04 Construction Equipment Operators
>
> ***Phases 2-5***---Transportation of construction equipment operators
> during demobilization effort. UOM=EA
>
> .05.36.04.05 Disassembly of Equipment and Takedown
>
> ***Phases 2-5***---Disassemble and takedown construction equipment.
> UOM=EA
>
> .05.36.04.06 Turn in Government Furnished Equipment
>
> ***Phases 2-5***---Demobilize and turn in Government furnished
> equipment. UOM=EA
>
> .05.36.04.9X Other
>
> ***Phases 2-5***---Disassemble and demobilize other construction
> equipment and facilities. UOM=EA
>
> *.05.36.05 Demobilization of Personnel*
>
> ***Phases 2-5***---Demobilize or relocate professional personnel.
> UOM=EA
>
> .05.36.05.01 Relocation of Personnel
>
> ***Phases 2-5***---Relocate personnel. UOM=EA
>
> .05.36.05.9X Other
>
> ***Phases 2-5***---Other costs associated with demobilizing of
> personnel. UOM=EA
>
> *.05.36.06 Construction Plant Takedown*
>
> ***Phases 2-5***---Disassemble and takedown construction plant. UOM=EA
>
> *.05.36.07 Radiological Protection Laboratory*
>
> ***Phases 2-5***---Demobilize radiological protection laboratory.
> UOM=EA
>
> *.05.36.9X Other*

#### ***All Phases***---Demobilize other equipment, facility, and items. UOM=LS

> **.05.37 Population Relocation**
>
> ***All Phases***---Relocate residents or users during a project due to
> the contamination of a site or potential risk posed to the citizens.
> UOM=EA
>
> ***Cross Cut***---Relocate residents to reduce the risk of exposure or
> potential for contamination due to site- wide or base-wide activities.
> UOM=EA
>
> **.05.38 Relocated Distribution Systems**
>
> ***Phases 1-4***---Relocate distribution systems such as gas, fuel,
> water, communications, and electrical. This task may include remove
> old distribution systems and install and connect new systems.
> Excavation to install the distribution systems is included in this
> element. See also elements .05.04 and .05.36 to ensure that costs have
> not been duplicated. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, and clean
> and clear the distribution systems during normal use. UOM=M/YR
>
> *.05.38.01 Gas Distribution System*
>
> ***Phases 1-4***---Remove old line or installation and connect new gas
> distribution. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the gas distribution system during normal use. UOM=M/YR
>
> *.05.38.02 Fuel Distribution System*
>
> ***Phases 1-4***---Remove old line or installation and connect new
> fuel line distribution.. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the fuel line distribution system during normal use. UOM=M/YR
>
> *.05.38.03 Heating/Cooling Distribution System*
>
> ***Phases 1-4***---Remove old line or installation and connect new
> heating/cooling distribution system.. UOM=M
>
> ***Phases 5 and 6***---Operate, inspection, maintain, repair, and
> clean and clear the heating/cooling distribution system during normal
> use. UOM=M/YR
>
> *.05.38.04 Steam and Condensate Systems*
>
> ***Phases 1-4***---Remove old lines or install and connect steam
> distribution and condensate return system. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the steam distribuition and condensate return system during
> normal use. UOM=M/YR
>
> *.05.38.05 Water Distribution System*
>
> ***Phases 1-4***---Remove old line or install and connect water
> distribution. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the water distribution system during normal use. UOM=M/YR
>
> *.05.38.06 Storm Sewer System*
>
> ***Phases 1-4***---Remove old line or install and connect storm sewer
> system. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the storm sewer system during normal use. UOM=M/YR
>
> *.05.38.07 Communications Systems*
>
> ***Phases 1-4***---Remove old line or install and connect new
> communication lines. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, and repair of the
> communication system during normal use.. UOM=M/YR
>
> *.05.38.08 Overhead Electrical Distribution System*
>
> ***Phases 1-4***---Remove old line or install and connect new overhead
> electrical distribution. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the overhead electrical distribution system during normal use.
> UOM=M/YR
>
> *.05.38.09 Underground Electrical Distribution System*
>
> ***Phases 1-4***---Remove old line or install and connect new
> underground electrical distribution. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the underground electrical distribution system during normal
> use. UOM=M/YR
>
> *.05.38.10 Sanitary Sewer System*
>
> ***Phases 1-4***---Remove old line or install and connect new sanitary
> sewer system. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear the sanitary sewer system during normal use. UOM=M/YR
>
> *.05.38.9X Other*
>
> ***Phases 1-4***---Remove old line or install and connect other
> distribution systems. UOM=M
>
> ***Phases 5 and 6***---Operate, inspect, maintain, repair, clean and
> clear other distribution system during normal use. UOM=M/YR
>
> **.05.39 Steam Plant Facility**
>
> ***Phases 1-4***---Construct a facility that produces the steam
> required for each of the major facilities. The steam plant facility
> includes the steam plant building, the boiler, the fuel oil day tank
> area adjacent to the steam plant building, and a condensate return to
> the boiler. UOM=M^2^
>
> ***Phases 5 and 6***---Operate and maintain the steam plant facility
> and associated equipment. Examples of cost include operation of steam
> plant, replacing parts, regular inspection of system components,
> cleaning of area, and other operation and maintenance costs.
> UOM=M^2^/YR
>
> **.05.40 Switch Gear Building**
>
> ***Phases 1-4***---Construct a facility that distributes incoming
> power from the DOE substation to all site facilities. UOM=M^2^
>
> ***Phases 5 and 6***---Operate and maintain the switch gear building.
> Examples of cost include operating the facility, replacing parts,
> regularly inspecting system components, cleaning and clearing of
> areas, and other operation and maintenance costs. UOM=M^2^/YR
>
> **.05.41 Switch Gear Building for Important-to-Safety Systems**
>
> ***Phases 1-4***---Constructing a facility that distributes incoming
> power from the diesel generators to important-to-safety systems.
> UOM=M^2^
>
> ***Phases 5 and 6***---Operate and maintain the switch gear building.
> Examples of costs include operating the facility, replacing parts,
> regularly inspecting system components, cleaning and clearing of
> areas, and other operation and maintenance activities. UOM=M^2^/YR

**.05.43 Reserved for Future Use**

**.05.44 Reserved for Future Use**

**.05.45 Reserved for Future Use**

**.05.46 Reserved for Future Use**

**.05.47 Reserved for Future Use**

**.05.48 Reserved for Future Use**

**.05.49 Reserved for Future Use**

**.05.50 Reserved for Future Use**

> **.05.51 General Requirements**
>
> ***All Phases***---Work and costs ***not covered elwsewhere*** that is
> associated with initial set up and final closeout of the site such as
> mobilization and demobilization, and temporary construction of roads
> and fencing to access and secure the site. UOM=LS
>
> *.05.51.01 Mobilization*
>
> ***All Phases***---Mobilization activities for the project. UOM=LS
>
> *.05.51.02 Demobilization*
>
> ***All Phases***---Demobilization activities for the project. UOM=LS
>
> *.05.51.03 Temporary Construction of Roads, Walks, Fences*
>
> ***All Phases***---Temporary construction of roads, walks, and fences.
> UOM=M
>
> *.05.51.9X Other*
>
> ***All Phases***---Work associated with performing other general
> requirement needs. UOM=LS
>
> **.05.52 Clean Site Work**
>
> ***All Phases***---Conduct initial site visit and preparations;
> excavation and other earthwork; load, haul, and dump; clear and grub;
> pave and surface; build bridges and railroads; provide for piped
> utilities, sewage and drainage; and landscaping, etc. Also see 05.51
> UOM=LS
>
> *.05.52.01 Landscaping*
>
> ***All Phases***---Perform site landscaping work. UOM=M^2^
>
> *.05.52.02 Site Clearing and Grubbing*
>
> ***All Phases***---Perform site clearing and grubbing. work UOM=M^2^
>
> *.05.52.03 Dismantle*
>
> ***All Phases***---Perform clean dismantling work at the site.
> UOM=M^2^
>
> *.05.52.04 Excavation*
>
> ***All Phases***---Material, labor, and equipment costs associated
> with excavation work. UOM=M^3^
>
> *.05.52.05 Loading/Hauling and Dumping*
>
> ***All Phases***---Load, haul, and dump soil, rocks, gravel, and other
> materials. UOM=M^3^
>
> *.05.52.06 Permanent Rock and Gravel Roads*
>
> ***All Phases***---Construct and maintain permanent rock and gravel
> roads. UOM=M^2^
>
> *.05.52.07 Permanent Bituminous Paving*
>
> ***All Phases***---Construct and maintain permanent bituminous paving.
> UOM=M^2^
>
> *.05.52.08 Railroads*
>
> ***All Phases***---Construct and maintain railroad tracks. UOM=M
>
> *.05.52.09 Bridges*
>
> ***All Phases***---Construct and maintain bridges. UOM=M^2^
>
> *.05.52.10 Permanent Fences*
>
> ***All Phases***---Construct and maintain permanent fences. UOM=M
>
> *.05.52.11 Permanent Road, Walks, and Parking*
>
> ***All Phases***---Construct and maintain permanent road, walks, and
> parking. UOM=M^2^
>
> *.05.52.12 Retaining Wall*
>
> ***All Phases***---Construct and maintain retaining wall. UOM=M^2^
>
> *.05.52.13 Bituminous Sidewalks*
>
> ***All Phases***---Construct and maintain bituminous sidewalks.
> UOM=M^2^
>
> *.05.52.14 Sprinkler System*
>
> ***All Phases***---Construct and maintain sprinkler system. UOM=M
>
> *.05.52.15 Culverts*
>
> ***All Phases***---Construct and maintain culverts. UOM=M
>
> *.05.52.16 Special Pipe Installation*
>
> ***All Phases***---Install and maintain special pipes. UOM=M
>
> *.05.52.17 Drainage and Utilities*
>
> ***All Phases***---Construct and maintain drainage and utilities.
> UOM=M
>
> *.05.52.18 Sewer Line*
>
> ***All Phases***---Construct and maintain sewer lines. UOM=M
>
> *.05.52.9X Other*
>
> ***All Phases***---Construct and maintain other site work elements.
> UOM=M
>
> **.05.53 Concrete**
>
> ***All Phases***---Work associated with placing concrete such as
> formwork, reinforcement, cast-in- place concrete, and transporting and
> installing precast concrete. Also see 05.51. UOM=M^3^
>
> **.05.54 Masonry**
>
> ***All Phases***---Material, labor, and equipment costs associated
> with installing masonry units such as bricks, blocks, stones, ties,
> reinforcing, scaffolding, sand blasting, cleaning, and performing
> other masonry tasks. Also see 05.51 UOM=M^2^
>
> **.05.55 Metals**
>
> ***All Phases***---Costs associated with installing or constructing
> metal components in buildings and structures. Examples of cost
> components include metal specialties such as: fasteners, metal
> framing, structural steel and aluminum, metal joists, metal decking,
> stairs, ladders, rails, floor plates and grating, and metal roping.
> Also see 05.51 UOM=KG
>
> **.05.56 Wood and Plastics**
>
> ***All Phases***---Costs associated with installing wood or plastic
> buildings and structures. Examples of wood cost components include:
> fasteners and adhesives, wood framing, columns and other structural
> supports, roofs, sheathing, flooring, decking, millwork molding,
> shelving, plastic laminate, paneling, finish carpentry, preservation
> and treatment, stairs and handrails, cabinets.
>
> Examples of cost associated with plastics include fiberglass columns
> and rails, grating, vanity and counter tops, and other plastic
> products. Also see 05.51 UOM=LS
>
> **.05.57 Thermal and Moisture Protection**
>
> ***All Phases***---Costs associated with installing thermal and
> moisture protection such as waterproofing and damp proofing;
> insulation and fireproofing; shingles, roofing, and siding; membrane
> roofing; flashing and sheet metals; skylights; and joint sealers. Also
> see 05.51 UOM=M^2^
>
> **.05.58 Doors and Windows**
>
> ***All Phases***---Metal, wood, glass, and plastic doors, frames, and
> windows. This element also includes miscellaneous costs such as
> hinges, glazing, screens, locks, doorstops, bumpers, and similar
> items. Also see 05.51 UOM=EA
>
> **.05.59 Finishes**
>
> ***All Phases***---Finish buildings and rooms and install aesthetic
> features. Examples of costs include: lathing, plastering, and
> boarding; flooring and carpeting; interior painting, wall papers, and
> wall coverings; tiling and terrazzo; ceilings; trims; exterior
> painting; and other finishing work. Also see 05.51 UOM=M^2^
>
> **.05.60 Specialties**
>
> ***All Phases***---Specialty items for facilities such as visual
> display boards, bathroom partitions and compartments, bath
> accessories, prefabricated fireplaces, stoves, flagpole, lockers, fire
> protection equipment, and other specialty items. Also see 05.51 UOM=EA
>
> **.05.61 Specialized Building Equipment**
>
> ***All Phases***---Equipment and building features such as vaults,
> bullet-resistant windows, church alters, seating, surveillance
> equipment, movie screens and projectors, stage equipment, curtains,
> laundry and dry cleaning equipment, cash registers, food services
> equipment and appliances, health club equipment, laboratory equipment,
> shop equipment, and medical equipment. Also see 05.51 UOM=EA
>
> **.05.62 Furnishings**
>
> ***All Phases***---Furnishings for offices, buildings, or facilities.
> Examples of furnishing include blinds or shades, display cases,
> cabinets, furniture, interior plants, and other furnishing items. Also
> see 05.51 UOM=EA
>
> **.05.63 Special Facilities Construction**
>
> ***All Phases***---Construct special facilities such as gymnasiums,
> greenhouses, darkrooms, clean rooms, pre-engineered buildings,
> underground and above-ground storage tanks, swimming pools and
> enclosures, air control towers, ice rinks, and other specialty
> facilities. UOM=M^2^
>
> *.05.63.01 Tanks*
>
> ***All Phases***---Construct or install and maintain tanks. UOM=M^3^
>
> *.05.63.9X Other*
>
> ***All Phases***---Construct or install and maintain other special
> construction. UOM=M^2^
>
> **.05.64 Conveying Systems**
>
> ***All Phases***---Items such as elevators, escalators, lifts, hoists,
> cranes, moving walks, dumbwaiters, and other systems to convey people,
> material, and equipment from one location to another. UOM=EA
>
> **.05.65 Mechanical**
>
> ***All Phases***---Construct or install pipes and fittings; conduits
> and ducts; plumbing fixtures; pumps; water appliances; fire
> protection; heating, air conditioning and ventilation; and other
> mechanical equipment. UOM=LS
>
> *.05.65.01 Heaters and Exchangers*
>
> ***All Phases***---Construct or install and maintain heaters and
> exchangers. UOM=EA
>
> *.05.65.02 Special Pipe Installation*
>
> ***All Phases***---Construct or install and maintain special piping.
> UOM=M
>
> *.05.65.03 Pumps and Drivers*
>
> ***All Phases***---Construct or install and maintain pumps and
> drivers. UOM=M^3^
>
> *.05.65.04 Compressors, Blowers, Fans, and Drivers*

***All Phases***---Construct or install and maintain compressors,
blowers, fans, and drivers. UOM=M^3^

> *.05.65.9X Other*
>
> ***All Phases***---Construct or install and maintain other mechanical
> construction. UOM=EA
>
> **.05.66 Electrical**
>
> ***All Phases***---Construct or install power distribution, lighting,
> conductors and grounding, electrical boxes and wiring, controls,
> motors, starters, boards, switches, transformers, bust ducts, and
> other electrical specialty and miscellaneous items. UOM=LS
>
> *05.66.01 Communication Devices*
>
> ***All Phases***---Construct or install and maintain communication
> devices. UOM=EA
>
> *.05.66.02 Lighting Fixtures*
>
> ***All Phases***---Construct or install and maintain lighting
> fixtures. UOM=EA
>
> *.05.66.03 Power Transmission and Distribution*
>
> ***All Phases***---Construct or install and maintain power
> transmission and distribution. UOM=M
>
> *.05.66.04 Electric Utilities*
>
> ***All Phases***---Construct or install and maintain electrical
> utilities. UOM=M
>
> *.05.66.05 Instrumentation and controls*
>
> ***All Phases***---Construct or install and maintain instrumentation
> and controls. UOM=EA
>
> *.05.66.9X Other*
>
> ***All Phases***---Construct or install and maintain other electrical
> devices. UOM=EA
>
> **.05.9X Other**

##### ***All Phases***---Other activities associated with clean site work. UOM=LS

## .06.00 Surveillance and Maintenance

> **.06.01 Facility Transition**
>
> ***All Phases***---Plan for acceptance criteria and end-point
> development and for end-point criteria verification. UOM=LS
>
> *06.01.01 End-Point Criteria*
>
> ***All Phases***---Provide technical support and assistance to develop
> end-point criteria. UOM=LS
>
> *.06.01.02 End-Point Criteria Verification*
>
> ***All Phases***---Provide technical support and assistance with
> verification of end point criteria. UOM=LS
>
> *.06.01.9X Other*
>
> ***All Phases***---Provide technical support and assistance with other
> facility transition work. UOM=LS
>
> **.06.02 Outdoor Surveillance and Maintenance**
>
> ***All Phases***---Manage inactive waste sites to minimize the spread
> of surface soil contamination and to comply with regulatory
> requirements. UOM=M^2^/YR
>
> *.06.02.01 Surveillance and Inspections*
>
> ***All Phases***---Perform outdoor surveillance and inspection.
> UOM=M^2^/YR
>
> *.06.02.02 Routine Radiological Surveys*
>
> ***All Phases***---Perform routine outdoor radiological survey.
> UOM=M^2^/YR
>
> *.06.02.03 Maintenance and Revegetation*
>
> ***All Phases***---Maintain grounds and revegetation of contaminated
> site or area. UOM=M^2^/YR
>
> *.06.02.04 Corrective Actions*
>
> ***All Phases***---Conduct outdoor corrective actions. UOM=M^2^/YR
>
> *.06.02.05 Herbicide and Pesticide Applications*
>
> ***All Phases***---Apply herbicides and pesticides. UOM=M^2^/YR
>
> *.06.02.9X Other*
>
> ***All Phases***---Perform other outdoor surveillance and maintenance
> activities. UOM=M^2^/YR
>
> **.06.03 Indoor Surveillance and Maintenance**
>
> ***All Phases***---Minimize the risks to the environment and human
> health and safety posed by the radiological and hazardous materials
> inventory. UOM=M^2^/YR
>
> *.06.03.01 Surveillance and Inspections*
>
> ***All Phases***---Perform indoor surveillance and inspection.
> UOM=M^2^/YR
>
> *.06.03.02 Facility/Building Maintenance*
>
> ***All Phases***---Perform indoor facility and building maintenance.
> UOM=M^2^/YR
>
> *.06.03.03 Facility Risk Assessment*
>
> ***All Phases***---Perform facility risk assessment. UOM=M^2^/YR
>
> *.06.03.04 Major Facility Repairs*
>
> ***All Phases***---Perform major facility repairs. UOM=M^2^/YR
>
> *.06.03.05 Facility System Replacement*
>
> ***All Phases***---Perform facility system replacement. UOM=M^2^/YR
>
> *.06.03.06 Asbestos Containing Material Encapsulation (Also
> .15.04.08)*
>
> ***All Phases***---Encapsulate asbestos containing materials.
> UOM=M^2^/YR
>
> *.06.03.07 Routine Radiological Surveys*
>
> ***All Phases***---Perform routine indoor radiological survey.
> UOM=M^2^/YR
>
> *.06.03.9X Other*
>
> ***All Phases***---Perform other indoor surveillance and maintenance
> activities. UOM=M^2^/YR
>
> **.06.9x Other**
>
> ***All Phases***---Perform other surveillance and maintenance
> activities. UOM=M^2^/YR

## .07.00 Investigations and Monitoring/Sample Collection

> **.07.01 Site Reconnaissance**
>
> ***Phases 1-4***---The general survey of a site to determine the
> situation or condition of the area. Activities include ecological
> resources reconnaissance, well inventory and sampling, land survey,
> topographic mapping, field screening, and historical investigation of
> the site. UOM=M^2^
>
> *.07.01.01 Ecological Resources Identification*
>
> ***Phases 1-3***---Perform reconnaissance inspection or exploration of
> the area to identify ecological resources. UOM=M^2^
>
> *.07.01.02 Well Inventory*
>
> ***Phases 1-3***---Collect quantitative and qualitative information of
> wells within an area including marking/tagging/identification of
> wells, and recording well data. UOM=M^2^
>
> *.07.01.03 Residential Well Sampling*
>
> ***Phases 1-3***---Perform sampling of residential wells. UOM=EA
>
> *.07.01.04 Land Survey (Above and Below Ground Level)*
>
> ***Phases 1-3***---Perform above and below ground land survey.
> UOM=M^2^
>
> *.07.01.05 Topographic Maps*
>
> ***Phases 1-3***---Perform topographic mapping of a site or an area.
> UOM=M^2^
>
> *.07.01.06 Field Screen*
>
> ***Phases 1-4***---Conduct field screening activities. UOM=M^2^
>
> *.07.01.07 Facility Survey and Characterization*
>
> ***Phases 1-3***---Conduct facility survey and characterization.
> UOM=M^2^
>
> .07.01.07.01 Collection and Review of Existing Documents
>
> ***Phases 1-3***---Collect and review documents and interviews with
> personnel to determine site conditions and contamination. UOM=LS
>
> .07.01.07.02 Inventory of Equipment and Materials
>
> ***Phases 1-3***---Take inventory of equipment and materials. UOM=LS
>
> .07.01.07.03 Structural Characterization
>
> ***Phases 1-3***---Perform structural characterization and analysis.
> UOM=M^2^
>
> .07.01.07.9X Other
>
> ***Phases 1-3***---Other facility survey and characterization efforts.
> UOM=LS
>
> *.07.01.9X Other*
>
> ***Phases 1-3***---Perform other site reconnaissance activities.
> UOM=M^2^
>
> **.07.02 Meteorological Monitoring**
>
> ***All Phases***---Measure wind, precipitation, barometric pressure,
> and other meteorological parameters. The element also includes
> procuring equipment; constructing monitoring stations; and the
> installing, setting up, testing, operating and maintaining
> meteorological stations and instrument shelters. UOM=EA
>
> *.07.02.01 Meteorological Monitoring Station*
>
> ***All Phases***---Construct, operate, and maintain meteorological
> monitoring station. UOM=EA
>
> .07.02.02 *Instrument Shelter*
>
> ***All Phases***---Install, construct, and maintain meteorological
> instrument shelter. UOM=EA
>
> *.07.02.9X Other*
>
> ***All Phases***---Other activities associated with meteorological
> monitoring. UOM=EA
>
> **.07.03 Site Contaminant Surveys/Radiation Monitoring**
>
> ***All Phases***---Conduct site contaminants surveys and monitor
> radiation. Site contaminant surveys include: determine the level of
> radiation or contamination present at the site or at a certain
> location. Radiation monitoring includes: measure radiation or personal
> body count levels and at specified site areas. Body count monitoring
> includes: personal dosimetry systems and hand, foot, and whole-body
> counters. Area monitoring includes remote monitoring, alarm systems,
> survey monitoring, and special-case area monitoring. Construct the
> monitoring station and purchase and install equipment and material
> also are included in site contaminant survey/radiation monitoring.
> UOM=EA
>
> **.07.04 Hydrogeological Investigations**---**Groundwater**
>
> ***All Phases***---Investige site hydrogeological characteristics such
> as gradient, depth and size of the water table, permeability or
> porosity, flow direction, well drawdown, and related activities.
> Mechanisms for investigation include hydro punch, tidal influence
> studies, pump tests, and groundwater elevation measurements. The
> purchase and installation of equipment and material are also included
> in this element. UOM=M^2^
>
> *.07.04.01 Hydro Punch*
>
> ***Phases 1-4***---Conduct and report on investigation of the
> groundwater using hydro punch method. UOM=M^2^
>
> *.07.04.02 Tidal Influence Study*
>
> ***Phases 1-4***---Conduct and report on investigation of the
> groundwater by studying the tidal influences. UOM=M^2^
>
> *.07.04.03 Hydraulic Tests (Pump Test)*
>
> ***Phases 1-4***---Conduct and report on investigation of the
> groundwater using hydraulic or pump tests. UOM=M^2^
>
> *.07.04.04 Groundwater Elevation Measurement*
>
> ***Phases 1-4***---Conduct and report on investigation of the
> groundwater using groundwater elevation measurement. UOM=M^2^
>
> *.07.04.9X Other*
>
> ***Phases 1-4***---Conduct investigation of the groundwater using
> other methods and techniques. UOM=M^2^
>
> **.07.05 Hydrogeological Investigations - Surface Water**
>
> ***All Phases***---Investige the site hydrogeological characteristics
> such as flow, velocity, depth and size of the water body, flow
> direction, water source, and related activities. Mechanisms for
> investigation include tidal influence studies, elevation measurements,
> field surveys, and other tests. The purchase and installation of
> equipment and material are also included as part of this element.
> UOM=M^2^
>
> *.07.05.01 Tidal Influence Study*
>
> ***Phases 1-4***---Conduct investigation of the surface water using
> tidal influence study. UOM=M^2^
>
> *.07.05.02 Surface Water Elevation Measurement*
>
> ***Phases 1-4***---Conduct investigation of the surface water, using
> surface water elevation measurement. UOM=M^2^
>
> *.07.05.9X Other*
>
> ***Phases 1-4***---Other work performed during hydrogeological
> investigation of surface water. UOM=M^2^
>
> **.07.06 Geophysical/Geotechnical Investigation**
>
> ***All Phases***---Investige surface and subsurface geological
> characteristics such as mineral, biological, organic composition of
> soil, soil moisture content, permeability, porosity, geological
> formations, soil conductivity, soil pressure, shear strength, soil
> classification, retardation or contaminant sorption capacity, and
> other physical properties of the soil. Activities include drilling,
> remote sensor surveys, review of site history, soil testing, seismic
> studies, and other techniques. UOM=M^2^
>
> *.07.06.01 Geological Investigations (Soils/Sediments)*
>
> ***Phases 1-4***---Conduct geological investigation of soils and
> sediments. UOM=M^2^
>
> *.07.06.02 Surface Geophysical Activity*
>
> ***Phases 1-4***---Conduct investigation of the surface geophysical
> activities. UOM=M^2^
>
> *.07.06.03 Magnetometer*
>
> ***Phases 1-4***---Conduct investigation of site using a magnetometer.
> UOM=M^2^
>
> *.07.06.04 Electromagnetics*
>
> ***Phases 1-4***---Conduct investigation using electromagnetic
> technique. UOM=M^2^
>
> *.07.06.05 Ground Penetration Radar*
>
> ***Phases 1-4***---Conduct investigation using ground penetration
> radar. UOM=M^2^
>
> *.07.06.06 Seismic Refraction*
>
> ***Phases 1-4***---Conduct investigation using seismic refraction
> methodology. UOM=M^2^
>
> *.07.06.07 Resistivity*
>
> ***Phases 1-4***---Conduct investigation using resistivity technique.
> UOM=M^2^
>
> *.07.06.08 Site Meteorology*
>
> ***Phases 1-4***---Conduct site meteorology investigation. UOM=M^2^
>
> *.07.06.09 Cone Penetrometer Survey*
>
> ***Phases 1-4***---Conduct investigations and surveys using cone
> penetrometer. UOM=M^2^
>
> *.07.06.10 Remote Sensor Survey*
>
> ***Phases 1-4***---Conduct investigations and surveys using remote
> sensors. UOM=M^2^
>
> *.07.06.11 Borehole Geophysics*
>
> ***Phases 1-4***--- Includes use of video, gamma spectroscopy
> induction, neutron density, and magnetic resonance logging activities
> to investigate sites UOM=M^2^
>
> *.07.06.9X Other*
>
> ***Phases 1-4***---Perform other geophysical/geotechnical
> investigation. UOM=M^2^
>
> **.07.07 Ecological Investigation**
>
> ***All Phases***---Conduct ecological investigation activities such as
> wetland and habitat delineation, wildlife observation, wildlife and
> habitat community characterization, identification of endangered
> species, and related activities to establish baseline conditions and
> to determine actions needed to reduce environmental and ecological
> impact during construction and facility operations. UOM=M^2^
>
> *.07.07.01 Wetland and Habitat Delineation*
>
> ***Phases 1-4***---Identify the boundaries and extent of wetlands and
> habitats. UOM=M^2^
>
> *.07.07.02 Wildlife Observations*
>
> ***Phases 1-4***---Conduct wildlife observations. UOM=M^2^
>
> *.07.07.03 Community Characterization*
>
> ***Phases 1-4***---Characterize and study the ecological community.
> UOM=M^2^
>
> *.07.07.04 Identification of Endangered Species*
>
> ***Phases 1-4***---Identify and establish a list on endangered
> species. UOM=M^2^
>
> *.07.07.9X Other*
>
> ***Phases 1-4***---Perform other ecological investigation activities.
> UOM=M^2^
>
> **.07.08 Air Monitoring and Sampling**
>
> ***All Phases***---Sample and monitor air for detection of hazardous,
> toxic, and radioactive contaminants to ensure compliance with clean
> air regulations. This element includes monitoring of asbestos;
> hazardous, toxic, and radioactive contaminants; and contaminated dust,
> gases, and vapors. See Asbestos Abatement (.15.04) for air monitoring
> during asbestos abatement. Construction of the monitoring station and
> installation of hardware are included as part of air monitoring and
> sampling cost. UOM=EA
>
> *.07.08.01 Sample Collection*
>
> ***All Phases***---Monitor, collect, and handle air samples. UOM=EA
>
> *.07.08.02 Air Monitoring Station*
>
> ***All Phases***---Construct, maintain, and operate the air monitoring
> station. UOM=EA
>
> *.07.08.9X Other*
>
> ***All Phases***---Other costs associated with air monitoring. UOM=EA
>
> **.07.09 Groundwater Sampling/Monitoring**
>
> ***All Phases***---Sample and monitor groundwater to detect hazardous,
> toxic, and radioactive contaminants to ensure compliance with local,
> state, and Federal regulations. Costs for collecting routine samples
> and constructing the monitoring station are also included in this
> element. UOM=EA
>
> *.07.09.01 Sample Collection*
>
> ***All Phases***---Monitor, collect, and handle groundwater samples.
> UOM=EA
>
> *.07.09.02 Well Refurbishment*
>
> ***All Phases***---Perform well refurbishment activities. UOM=EA
>
> *.07.09.9X Other*
>
> ***All Phases***---Costs for other activities associated with
> groundwater monitoring and sampling. UOM=EA
>
> **.07.10 Surface Water Sampling**
>
> ***All Phases***---Sample and monitor surface water to detect
> hazardous, toxic, and radioactive contaminants to ensure compliance
> with local, state, and Federal regulations. Costs for collecting
> routine samples and constructing the monitoring station are associated
> with this activity. UOM=EA
>
> *.07.10.01 Sample Collection*
>
> ***All Phases***---Collect and handle surface water samples. UOM=EA
>
> *.07.10.02 Decontamination of Equipment*

***All Phases***---Decontaminate sampling and monitoring equipment after
sample collection using various technologies. UOM=EA

> *.07.10.9X Other*

***All Phases***---Cost of other activities associated with surface
water monitoring and sampling. UOM=EA

> **.07.11 Soil/Sediment Sampling**
>
> ***All Phases***---Sample soil and sediments to detect hazardous,
> toxic, and radioactive contaminants to ensure compliance with local,
> state, and Federal regulations. Costs for collecting routine samples
> and constructing bore holes, drilling, and similar tasks are included
> in this element if the costs are not captured in Element .07.06,
> Geophysical/Geotechnical Investigation. UOM=EA
>
> *.07.11.01 Surface Soil Sample Collection*
>
> ***All Phases***---Collect and handle surface soil samples. UOM=EA
>
> *.07.11.02 Subsurface Soil Sample Collection*
>
> ***All Phases***---Collect and handle subsurface soil samples. UOM=EA
>
> *.07.11.03 Soil Boring/Permeability Sampling*
>
> ***All Phases***---Collect and handle soil boring samples. UOM=EA
>
> *.07.11.04 Sediments Sample Collection*
>
> ***All Phases***---Collect and handle sediment samples. UOM=EA
>
> *.07.11.05 Soil Gas Survey*
>
> ***All Phases***---Conduct soil gas survey and sampling. UOM=EA
>
> *.07.11.06 Test Pit*
>
> ***All Phases***---Develop test pit for soil and sediment sampling.
> UOM=EA
>
> *.07.11.9X Other*
>
> ***All Phases***---Other sampling and monitoring activities involved
> with soil/sediment sampling. UOM=EA
>
> **.07.12 Ecological Sampling**

***All Phases***---Sample the habitat or biota surrounding the
construction site or the facility to ensure that hazardous, toxic, and
radioactive contaminants have not affected species (such as causing
changes to food supply, growth, reproduction, population, or other
factors). This element also includes the cost of labor, equipment, and
material required to obtain the samples. UOM=EA

> *.07.12.01 Biota Sampling/Population Studies*
>
> ***All Phases***---Biota sample collection and handling and conducting
> population studies. UOM=EA
>
> *.07.12.9X Other*
>
> ***All Phases***---Perform other ecological sampling activities.
> UOM=EA
>
> **.07.13 Material/Waste Sampling**
>
> ***All Phases***---Material or waste sampling includes work associated
> with the retrieval of liquid, solid, sludge, and gas samples to
> determine the presence of hazardous, toxic, and radioactive
> contaminants. This element also includes sampling of leachate,
> residues, and treatment process effluents. Costs include the
> construction of monitoring and sampling stations and the cost of
> labor, equipment and material required to obtain the samples. UOM=EA
>
> *.07.13.01 Sample Collection---Gas*
>
> ***All Phases***---Gaseous material or waste sample collection and
> handling. UOM=EA
>
> *.07.13.02 Sample Collection---Liquid*
>
> ***All Phases***---Liquid material or waste sample collection and
> handling. UOM=EA
>
> *.07.13.03 Sample Collection---Solid*
>
> ***All Phases***---Solid material or waste sample collection and
> handling. UOM=EA
>
> *.07.13.9X Other*
>
> ***All Phases***---Other material/waste sampling and handling. UOM=EA
>
> **.07.14 Contaminated Building/Structures/Equipment Samples**
>
> ***All Phases***---Sample equipment, furniture, building walls, and
> other structures for the presence of hazardous, toxic, and radioactive
> contaminants. UOM=EA
>
> *.07.14.01 Hand Scans*
>
> ***All Phases***---Perform hand scanning of buildings, facilities,
> structures, equipment, and areas. UOM=M^2^
>
> *.07.14.02 Smears and Swipes*
>
> ***All Phases***---Collect and handle smears and swipes of equipment,
> building, and other objects. UOM=EA
>
> *.07.14.03 Destructive Samples (Including Removal of Paints, Drilling,
> Cutting of Structures/Equipment, etc)*
>
> ***All Phases***---Collect and handle samples obtained through
> destructive methods. UOM=EA
>
> *.07.14.04 Other*
>
> ***All Phases***---Other activities associated with surveying and
> collecting and handling contaminated building structure and equipment
> samples. UOM=EA
>
> **.07.15 Monitoring Well**
>
> ***Phases 1-4***---Drill, install, and construct monitoring wells
> needed during Phases 1-4. Costs also include tremmie pipe, casing,
> grouting, screening, filter pack, bentonite pellets, and other
> components essential for the monitoring well. UOM=EA
>
> ***Phases 5 and 6***---Maintain and operate monitoring wells,
> including well inspections and repairs, clearing of areas, ensuring
> integrity, and performing other activities. This element does not
> include taking samples at monitoring wells. See .07.09 for this cost.
> UOM=EA/YR
>
> **.07.16 Site-Specific Geographical Information System (GIS)**

***All Phases***Develop a GIS system to assist in characterizing and
investigating a site. UOM=EA

> **.07.17 Historical/Cultural/Archeological Investigation**
>
> ***All Phases***---Obtaining, collecting, and reviewing records and
> data to determine and identify whether the proposed project will have
> impact on historical, cultural, or archeological investigation. UOM=LS
>
> **.07.9X Other**
>
> ***All Phases***---Other activities associated with investigation,
> monitoring, and sample collection. UOM=EA

## .08.00 Sample Analysis

> **.08.01 Air/Gas Sample Analysis**
>
> ***All Phases***---Analyze air and gas samples for hazardous, toxic,
> and radioactive contaminants and concentration levels. For off-site
> sample analysis, it is assumed that the samples need to be packaged
> and delivered/transported to an EPA-certified laboratory (see .09.01).
> For an on-site analysis, it is assumed that the laboratory is located
> at the site or facility, and may be operated and maintained by the
> site management organization. UOM=EA
>
> *.08.01.01 Organic*
>
> ***All Phases***---Perform analysis of air samples for organic
> constituents. UOM=EA
>
> *.08.01.02 Inorganic*
>
> ***All Phases***---Perform analysis of air samples for inorganic
> constituents. UOM=EA
>
> *.08.01.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of air samples.
> UOM=EA
>
> *.08.01.9X Other*

***All Phases***---Perform analysis of air samples for other
characteristics. UOM=EA

> **.08.02 Groundwater Sample Analysis**
>
> ***All Phases***---Analyze water samples for hazardous, toxic, and
> radioactive contaminants and concentration levels. For off-site sample
> analysis, it is assumed that the samples need to be packaged and
> delivered/transported to an EPA-certified laboratory (see .09.01). For
> on-site analysis, it is assumed that the laboratory is located at the
> site or facility, and may be operated and maintained by the site
> management organization. UOM=EA
>
> *.08.02.01 Organic*
>
> ***All Phases***---Perform analysis of air samples for organic
> constituents. UOM=EA
>
> *.08.02.02 Inorganic*
>
> ***All Phases***---Perform analysis of air samples for inorganic
> constituents. UOM=EA
>
> *.08.02.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of air samples.
> UOM=EA
>
> *.08.02.9X Other*
>
> ***All Phases***---Perform analysis of air samples for other
> characteristics. UOM=EA
>
> **.08.03 Surface Water Sample Analysis**
>
> ***All Phases***---Analyze surface water samples for hazardous, toxic,
> and radioactive contaminants and concentration levels. For off-site
> sample analysis, it is assumed that the samples need to be packaged
> and delivered/transported to an EPA-certified laboratory (see .09.01).
> For on-site analysis, it is assumed that the laboratory is located at
> the site or facility, and may be operated and maintained by the site
> management organization. UOM=EA
>
> *.08.03.01 Organic*
>
> ***All Phases***---Perform analysis of groundwater samples for organic
> constituents. UOM=EA
>
> *.08.03.02 Inorganic*
>
> ***All Phases***---Perform analysis of groundwater samples for
> inorganic constituents. UOM=EA
>
> *.08.03.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of groundwater
> samples. UOM=EA
>
> *.08.03.9X Other*
>
> ***All Phases***---Perform analysis of groundwater samples for other
> characteristics. UOM=EA
>
> **.08.04 Soil/Sediment Sample Analysis**
>
> ***All Phases***---Analyze soil and sediment samples for hazardous,
> toxic, and radioactive contaminants and concentration levels. For
> off-site sample analysis, it is assumed that the samples need to be
> packaged and delivered/transported to an EPA-certified laboratory (see
> .09.01). For on-site analysis, it is assumed that the laboratory is
> located at the site or facility, and may be operated and maintained by
> the site management organization. UOM=EA
>
> *.08.04.01 Organic*
>
> ***All Phases***---Perform analysis of soil/sediment samples for
> organic constituents. UOM=EA
>
> *.08.04.02 Inorganic*
>
> ***All Phases***---Perform analysis of soil/sediment samples for
> inorganic constituents. UOM=EA
>
> *.08.04.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of soil/sediment
> samples. UOM=EA
>
> *.08.04.04 Physical Characteristics (e.g., Size Distribution, Moisture
> Content, Porosity, Etc)*
>
> ***All Phases***---Perform analysis of physical characteristics of
> soil/sediment samples. UOM=EA
>
> *.08.04.9X Other*
>
> ***All Phases***---Perform analysis of soil/sediment samples for other
> characteristics. UOM=EA
>
> **.08.05 Gas Waste Sample Analysis**
>
> ***All Phases***---Analyze gaseous waste samples for hazardous, toxic,
> and radioactive contaminants and concentration levels. For off-site
> sample analysis, it is assumed that the samples need to be packaged
> and delivered/transported to an EPA-certified laboratory (see .09.01).
> For on-site analysis, it is assumed that the laboratory is located at
> the site or facility, and may be operated and maintained by the site
> management organization. UOM=EA
>
> *.08.05.01 Organic*
>
> ***All Phases***---Perform analysis of gas waste samples for organic
> constituents. UOM=EA
>
> *.08.05.02 Inorganic*
>
> ***All Phases***---Perform analysis of gas waste samples for inorganic
> constituents. UOM=EA
>
> *.08.05.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of gas waste
> samples. UOM=EA
>
> *.08.05.9X Other*
>
> ***All Phases***---Perform analysis of gas waste samples for other
> characteristics. UOM=EA
>
> **.08.06 Liquid Material/Waste Sample Analysis**
>
> ***All Phases***---Analyze aqueous samples for hazardous, toxic, and
> radioactive contaminants and concentration levels. For off-site sample
> analysis, it is assumed that the samples need to be packaged and
> delivered/transported to an EPA-certified laboratory (see .09.01). For
> on-site analysis, it is assumed that the laboratory is located at the
> site or facility, and may be operated and maintained by the site
> management organization. UOM=EA
>
> *.08.06.01 Organic*
>
> ***All Phases***---Perform analysis of liquid material/waste samples
> for organic constituents. UOM=EA
>
> *.08.06.02 Inorganic*
>
> ***All Phases***---Perform analysis of liquid material/waste samples
> for inorganic constituents. UOM=EA
>
> *.08.06.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of liquid
> material/waste samples. UOM=EA
>
> *.08.06.9X Other*
>
> ***All Phases***---Perform analysis of liquid material/waste samples
> for other characteristics. UOM=EA
>
> **.08.07 Solid Material/Waste Sample Analysis**
>
> ***All Phases***---Analyze solid material or waste samples for
> hazardous, toxic, and radioactive contaminants and concentration
> levels. For off-site sample analysis, it is assumed that the samples
> need to be packaged and delivered/transported to an EPA-certified
> laboratory (see .09.01). For on-site analysis, it is assumed that the
> laboratory is located at the site or facility, and may be operated and
> maintained by the site management organization. UOM=EA
>
> *.08.07.01 Organic*
>
> ***All Phases***---Perform analysis of solid material/waste samples
> for organic constituents. UOM=EA
>
> *.08.07.02 Inorganic*
>
> ***All Phases***---Perform analysis of solid material/waste samples
> for inorganic constituents. UOM=EA
>
> *.08.07.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of solid
> material/waste samples. UOM=EA
>
> *.08.07.9X Other*
>
> ***All Phases***---Perform analysis of solid material/waste samples
> for other characteristics. UOM=EA
>
> **.08.08 Biota Sample Analysis**
>
> ***All Phases***---***A***nalyze fauna and flora samples for
> hazardous, toxic, and radioactive contaminants and concentration
> levels. For off-site sample analysis, it is assumed that the samples
> need to be packaged and delivered/transported to an EPA-certified
> laboratory (see .09.01). For on-site analysis, it is assumed that the
> laboratory is located at the site or facility, and may be operated and
> maintained by the site management organization. UOM=EA
>
> *.08.08.01 Organic*
>
> ***All Phases***---Perform analysis of biota samples for organic
> constituents. UOM=EA
>
> *.08.08.02 Inorganic*
>
> ***All Phases***---Perform analysis of biota samples for inorganic
> constituents. UOM=EA
>
> *.08.08.03 Radiochemistry*
>
> ***All Phases***---Perform radiochemistry analysis of biota samples.
> UOM=EA
>
> *.08.08.9X Other*
>
> ***All Phases***---Perform analysis of biota samples for other
> characteristics. UOM=EA
>
> **.08.09 Bioassay Sample Analysis**
>
> ***All Phases***---Analyze samples to determine retention and internal
> depositions of hazardous, toxic, and radioactive contaminants in
> humans or animals. UOM=EA
>
> **.08.10 Bioaccumulation Studies**
>
> ***All Phases***---Execute bioaccumulation studies. Bioaccumulation is
> the accumulation of a substance, such as a toxic chemical, in tissues
> of living organisms. Bioaccumulation studies analyze the presence of
> contaminants and their concentrations in organisms, and how these
> contaminants affect the organism. UOM=EA
>
> **.08.11 Mobile***---***Air/Gas Sample Analysis**
>
> ***All Phases***---Analyze air and gas samples for hazardous, toxic,
> and radioactive contaminants and concentration levels using a mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought on-site, near the sampling location. A
> mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.12 Mobile***---***Groundwater Sample Analysis**
>
> ***All Phases***---Analyze groundwater samples for hazardous, toxic,
> and radioactive contaminants and concentration levels using a mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought on-site, near the sampling location. A
> mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.13 Mobile***---***Surface Water Sample Analysis**
>
> ***All Phases***---Analyze surface water samples for hazardous, toxic,
> and radioactive contaminants and concentration levels using a mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought on-site, near the sampling location. A
> mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.14 Mobile***---***Soil/Sediment Sample Analysis**
>
> ***All Phases***---Analyze soil and sediment samples for hazardous,
> toxic, and radioactive contaminants and concentration levels using a
> mobile unit. A mobile unit is defined as a transportable unit such
> that an analysis unit can be brought on-site, near the sampling
> location. A mobile unit allows sample analysis to be completed with a
> very short turnaround time. UOM=EA
>
> **.08.15 Mobile***---***Gas Waste Sample Analysis**
>
> ***All Phases***---Analyze gas waste samples for hazardous, toxic, and
> radioactive contaminants and concentration levels using the mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought to the site, near the sampling location.
> A mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.16 Mobile***---***Liquid Waste Sample Analysis**
>
> ***All Phases***---Analyze liquid waste samples for hazardous, toxic,
> and radioactive contaminants and concentration levels using a mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought on-site, near the sampling location. A
> mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.17 Mobile***---***Solid Waste Sample Analysis**
>
> ***All Phases***---Analyzie solid waste samples for hazardous, toxic,
> and radioactive contaminants and concentration levels using a mobile
> unit. A mobile unit is defined as a transportable unit such that an
> analysis unit can be brought on-site, near the sampling location. A
> mobile unit allows sample analysis to be completed with a very short
> turnaround time. UOM=EA
>
> **.08.18 Mobile***---***Biota Sample Analysis**
>
> ***All Phases***---Analyze flora and fauna samples for hazardous,
> toxic, and radioactive contaminants and concentration levels using a
> mobile unit. A mobile unit is defined as a transportable unit such
> that an analysis unit can be brought on-site, near the sampling
> location. A mobile unit allows sample analysis to be completed with a
> very short turnaround time. UOM=EA
>
> **.08.19 Real Time***---***Air/Gas Sample Analysis**
>
> ***All Phases***---Analyze air and gas samples in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels. A portable, hand held, or stationary analyzer such as Flame
> Ionization Detector, Photon Ionization Detector, portable gas
> chromatograph or other system that can analyze for the presence of
> contaminants immediately or within a few minutes. UOM=EA
>
> *08.19.01 Organic*
>
> ***All Phases***---Perform real-time analysis of air/gas samples for
> organic. UOM=EA
>
> *.08.19.02 Inorganic*
>
> ***All Phases***---Perform real-time analysis of air/gas samples for
> inorganic. UOM=EA
>
> *.08.19.03 Radiochemistry*
>
> ***All Phases***---Perform real-time radiochemistry analysis of
> air/gas samples. UOM=EA
>
> *.08.19.9X Other*
>
> ***All Phases***---Perform real-time analysis of air/gas samples for
> other characteristics. UOM=EA
>
> **.08.20 Real Time***---***Groundwater Sample Analysis**
>
> ***All Phases***---Analyze groundwater samples in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels using a portable, hand held, or stationary analyzer such as pH
> meter, conductivity sensor, thermometer, or contaminant test kit to
> determine the contaminants and concentrations immediately or within a
> few minutes. UOM=EA
>
> *.08.20.01 Organic*
>
> ***All Phases***---Perform real-time analysis of groundwater samples
> for organic. UOM=EA
>
> *.08.20.02 Inorganic*
>
> ***All Phases***---Perform real-time analysis of groundwater samples
> for inorganic. UOM=EA
>
> *.08.20.03 Radiochemistry*
>
> ***All Phases***---Perform real-time radiochemistry analysis of
> groundwater samples. UOM=EA
>
> *.08.20.04 Physical Parameters (pH, Temperature, Turbidity, etc)*
>
> ***All Phases***---Perform real-time analysis of physical
> characteristics of groundwater samples. UOM=EA
>
> *.08.20.9X Other*
>
> ***All Phases***---Perform other analysis of groundwater samples.
> UOM=EA
>
> **.08.21 Real Time***---***Surface Water Sample Analysis**
>
> ***All Phases***---Analyze surface water samples in real time for:
> hazardous, toxic, and radioactive contaminants and concentration
> levels using a portable, hand held, or stationary analyzer such as a
> pH meter, thermometer, flow meter, fluorescence analyzer, or other
> assay and test kit to determine the contaminants and concentrations
> immediately or within a few minutes. UOM=EA
>
> **.08.22 Real Time***---***Soil/Sediment Sample Analysis**
>
> ***All Phases***---Analyze soil/sediment sample in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels using a portable, hand held, or stationary analyzer such pH
> meter, thermometer, fluorescence analyzer, or other assay and test kit
> to determine the contaminants and concentrations immediately or within
> a few minutes.**.08.23 Real Time***---***Gas Waste Sample Analysis**
>
> ***All Phases***---Analyze waste gas samples in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels, using a portable, hand held, or stationary analyzer such as:
> Flame Ionization Detector, Photon Ionization Detector, portable gas
> chromatograph or other system to determine the contaminants and
> concentrations immediately or within a few minutes. UOM=EA
>
> **.08.24 Real Time***---***Liquid Waste Sample Analysis**
>
> ***All Phases***---Analyze liquid waste samples in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels, using a portable, hand held, or stationary analyzer such as:
> pH meter, thermometer, conductivity probe, fluorescence analyzer, or
> other assay and test kits to determine the contaminants and
> concentrations immediately or within a few minutes. UOM=EA
>
> **.08.25 Real Time---Solid Waste Sample Analysis**
>
> ***All Phases***---Analyze solid waste sample in real time for
> hazardous, toxic, and radioactive contaminants and concentration
> levels using a portable, hand held, or stationary analyzer such a
> Geiger counter, thermometer, fluorescence analyzer, or other assay and
> test kit, can be used to determine the contaminants and concentrations
> immediately or within a few minutes. UOM=EA
>
> **.08.9X Other**
>
> ***All Phases***---This element includes Other sample monitoring
> activities. UOM=EA

## .09.00 Sample Management/Data Validation/Data Evaluation

> **.09.01 Prepare and Ship Environmental Samples**
>
> ***All Phases***---Preserve samples; handle and package samples;
> complete chain of custody form for transport; deliver or transport
> samples to analytical laboratory; and perform related activities.
> UOM=LS
>
> *.09.01.01 Groundwater Samples*
>
> ***All Phases***---Package, handle, and ship groundwater samples.
> UOM=LS
>
> *.09.01.02 Surface and Subsurface Soil Samples*

***All Phases***---Package, handle, and ship soil samples. UOM=LS

> *.09.01.03 Surface Water and Sediment Samples*
>
> ***All Phases***---Package, handle, and ship surface water or sediment
> samples. UOM=LS
>
> *.09.01.04 Air Samples*
>
> ***All Phases***---Package, handle, and ship air or gaseous samples.
> UOM=LS
>
> *.09.01.05 Biota Samples*

***All Phases***---Package, handle, and ship biota samples. UOM=LS

> *.09.01.9X Other Types of Media Sampling and Screening*
>
> ***All Phases***---Package, handle, and ship other types of media
> samples. UOM=LS
>
> **.09.02 Coordinate with Sample Management Personnel/Regulators**
>
> ***All Phases***---Coordinate the sampling process with management,
> regulators, and other personnel to ensure that duplicative efforts are
> not being performed and appropriate activities are being conducted.
> UOM=LS.
>
> **.09.03 Implement EPA-Approved Laboratory QA Program**
>
> ***All Phases***---Implement the total QA program designed to ensure
> the reliability of samples and their analytical results. UOM=LS
>
> **.09.04 Provide Sample Management**
>
> ***All Phases***---Store, track, and manage samples. Includes
> administrative management of sampling personnel, ensuring that
> personnel adhere to QA/QC procedures, ensuring the receipt and
> delivery of samples for analysis, receiving sample analysis results,
> and other sample management functions. UOM=LS
>
> *.09.04.01 Chain of Custody*
>
> ***All Phases***---Complete, track, and store chain of custody forms.
> UOM=LS
>
> *.09.04.02 Sample Retention*
>
> ***All Phases***---Handle, store, and track samples. UOM=LS
>
> *.09.04.03 Data Storage/Data Management*

***All Phases***---Develop database, and store, manage, and report data.
UOM=LS

> *.09.04.9X Other*
>
> ***All Phases***---Other activities associated with sample management.
> UOM=LS
>
> **.09.05 Derived Waste Disposal (Gas, Liquid, Solid)**
>
> ***All Phases***---Dispose of waste derived from the sampling and
> analysis processes. See also disposal facilities and disposal fees
> associated with disposal facilities in .13.xx and .13.18. Commercial
> disposal of waste is under .33.xx. UOM=M^3^
>
> **.09.06 Perform Data Validation**
>
> ***All Phases***---Support data validation. It is performed after
> samples have been analyzed. After analysis results have been received,
> the data, sampling, and the analysis process need to be reviewed to
> ensure that the analysis is valid. If the results are determined to be
> invalid, the data will be thrown out. Activities might include
> performing statistical analysis and reviewing outlying data. Written
> documentation of the validation process is also included. UOM=LS
>
> *.09.06.01 Review Analysis Results to Validation Criteria*
>
> ***All Phases***---Review and analyze data results and validating
> criteria. UOM=LS
>
> *.09.06.02 Provide Written Documentation of Validation Effort*
>
> ***All Phases***---Develop written documentation of validation effort.
> UOM=LS
>
> *.09.06.9X Other*
>
> ***All Phases***---Other activities associated with performing data
> validations. UOM=LS
>
> **.09.07 Data Usability Evaluation/Field QA/QC**
>
> ***All Phases***---Evaluate the site investigation, sampling analysis,
> and monitoring data to determine if the data can be used. It is
> accomplished by ensuring that all QA/QC procedures were followed in
> all the processes and by determining the relevancy of the data
> collected for use in technology selection and other project and
> program plans. Equipment calibration and maintenance are also included
> in this task. UOM=LS
>
> **.09.08 Data Reduction, Tabulation and Evaluation/Analysis**
>
> ***All Phases***---Eliminate invalidated data, irrelevant data, or
> data that are statistically out of the acceptable range. After the
> data have been evaluated and reduced, the results will be tabulated
> and analyzed. UOM=LS
>
> *.09.08.01 Evaluate Geological Data (Soils/Sediments)*
>
> ***All Phases***---Review, evaluate, organize, and tabulate
> soil/sediment data.
>
> *.09.08.02 Evaluate Air Data*
>
> ***All Phases***---Review, evaluate, organize, and tabulate
> air/gaseous data. UOM=LS
>
> *.09.08.03 Evaluate Hydrogeological Data - Groundwater*
>
> ***All Phases***---Review, evaluate, organize, and tabulate
> groundwater data. UOM=LS
>
> *.09.08.04 Evaluate Hydrogeological Data - Surface Water*
>
> ***All Phases***---Review, evaluate, organize, and tabulate surface
> water data. UOM=LS
>
> *.09.08.05 Evaluate Waste Data*
>
> ***All Phases***---Review, evaluate, organize, and tabulate waste
> data. UOM=LS
>
> *.09.08.06 Evaluate Geophysical Data*

***All Phases***---Review, evaluate, organize, and tabulate geophysical
data. UOM=LS

> *.09.08.07 Evaluate Ecological Data*

***All Phases***---Review, evaluate, organize, and tabulate ecological
data. UOM=LS

> *.09.08.08 Evaluate Historical/Cultural, Archeological Data*
>
> ***All Phases***---Review, evaluate, organize, and tabulate
> historical/cultural, archeological data. UOM=LS
>
> .*09.08.9X Other*
>
> ***All Phases***---Review, evaluate, organize, and tabulate other
> data. UOM=LS
>
> **.09.09 Modeling**
>
> ***All Phases***---Develop and implement the computer model for
> surface and groundwater flow, transportation, retardation, and other
> relevant characteristics of the contaminant fate. Developing the model
> is based on information available from literature searches, site
> investigations, sampling data, and bench-scale studies. UOM=LS
>
> *.09.09.01 Contaminant Concentration, Location, Fate and Transport*
>
> ***All Phases***---Develop, use, and update contaminant concentration,
> location, fate and transport models. UOM=LS
>
> *.09.09.02 Water Quality*
>
> ***All Phases***---Develop, use, and update water quality models.
> UOM=LS
>
> *.09.09.03 Groundwater*
>
> ***All Phases***---Develop, use, and update groundwater and transport
> models. UOM=LS
>
> *.09.09.04 Air*
>
> ***All Phases***---Develop, use, and update air movement models.
> UOM=LS
>
> *.09.09.9X Other*
>
> ***All Phases***---Develop, use, and update models. UOM=LS
>
> **.09.10 Document Data Evaluation**
>
> ***All Phases***---Document and develop the data evaluation process.
> UOM=LS
>
> **.09.11 Combined Sample Management**

***All Phases***---This element combines elements .09.01 Prepare and
Ship Environmental Samples, .09.02 Coordinate with Sample MGT
Personnel/Regulators, and .09.04 Provide Sample Management when
performed as a single function. UOM=LS

> **.09.12 Combined Data Management**

***All Phases***---This element combines data management elements.09.06
Perform Data Validation;.09.07 Data Usability Evaluation/Field
QA/QC;.09.08 Data Reduction, Tabulation and Evaluation/Analysis when
performed as a single function. UOM=LS

> **.09.13 Data Review for Effectiveness**
>
> ***Phases 4 and 5***---Evaluate/review data to determine the
> performance of the remediation/treatment method (e.g., Pump and
> Treat). UOM=LS
>
> **.09.9X Other**
>
> ***All Phases***---Other activities and costs associated with sample
> management, data validation, and data evaluation. UOM=LS

## .10.00 Treatability/Research and Development

> **.10.01 Literature Search**
>
> ***Phases 2 and 3***---Research and review journal articles, books,
> reports, and other documents to determine relevant and applicable
> technologies for the site and for the contaminant to be treated.
> UOM=LS
>
> **.10.02 Data Collection**
>
> ***Phases 2 and 3***---Collect essential site, chemical, thermal,
> technology, and other data for further screening of technology
> alternatives found from the literature search. The data also will be
> used for planning and preparing bench-scale or pilot testing. UOM=LS
>
> **.10.03 Develop Treatability Workplan**
>
> ***Phases 2 and 3***---Develop and prepare the workplan for the
> treatability process. It includes determining the amount and size of
> materials, necessary equipment, additional information to be collected
> from the bench- scale testing, cost and schedule estimates, process
> for implementing the treatability study, and related procedures.
> UOM=EA
>
> **.10.04 Design/Procure New Equipment**
>
> ***Phases 2 and 3***---Develop the detailed design and operating
> procedures for the bench-scale, pilot-scale, and field-demonstration
> test of equipment, processes, or materials unavailable commercially.
> UOM=EA
>
> *.10.04.01 Design and Procure New Equipment for Dismantling the
> Reactor Vessel and Internals*

***Phase 3***---Design and procure equipment that is not commercially
available for dismantling the reactor vessel and internals for
bench-scale, pilot-scale, and field-demonstration studies. UOM=EA

> *.10.04.02 Design and Procure New Equipment for Remote Handling Device
> or Articulated Manipulators*

***Phase 3***---Design and procure new equipment that is not
commercially available for remote waste handling or articulated
manipulator for bench-scale, pilot-scale, and field-demonstration
studies. UOM=EA

> *.10.04.03 Design and Procure New Equipment for Constraint Handling,
> Packaging and Transportation Requirement*
>
> ***Phase 3***---Design and procure new equipment that is not
> commercially available for constraint handling, packaging and
> transportation for bench-scale, pilot-scale, and field-demonstration
> studies. UOM=EA
>
> *.10.04.04 Design and Procure New Equipment for Remote
> Disassembly/Segmentation for Complex Subcomponents*

***Phase 3***---Design and procure equipment that is not commercially
available for remote disassembly, segmentation of complex subcomponents
for the bench-scale, pilot-scale, and field-demonstration studies.
UOM=EA

> *.10.04.05 Design and Procure New Equipment for Remote Underwater
> Work*
>
> ***Phase 3***---Design and procure equipment that is not commercially
> available for remote underwater work for bench-scale, pilot-scale, and
> field-demonstration studies.. UOM=EA
>
> .10.04.05 01 Remote-Viewing Systems for Underwater Operations
>
> ***Phase 3***---Design and procure remote-viewing system that is not
> commercially available for underwater operations for bench-scale,
> pilot-scale, and field-demonstration studies. UOM=EA
>
> .10.04.05 02 Feedback and Control Systems for Underwater Operations
>
> ***Phase 3***---Design and procure for feedback and control systems
> that are not commercially available for underwater operations for
> bench-scale, pilot-scale, and field-demonstration studies. UOM= EA
>
> .10.04.05 03 Turntables for Underwater Operations
>
> ***Phase 3***---Design and procure turntable that is not commercially
> available for underwater work for bench-scale, pilot-scale, and
> field-demonstration studies. UOM= EA
>
> .10.04.05 04 Support Systems for Maintaining Water Clarity
>
> ***Phase 3***---Design and procure support systems that are not
> commercially available for maintaining water clarity for underwater
> work for bench-scale, pilot-scale, and field-demonstration studies.
> UOM= EA
>
> .10.04.05 05 Support Systems for Collecting Cutting Fines
>
> ***Phase 3***---Design and procure support systems that are not
> commercially available for collecting cutting fines for underwater
> work for bench-scale, pilot-scale, and field-demonstration studies.
> UOM= EA
>
> .10.04.05 06 Support System to Control/Eliminate Explosive Gas
> Mixtures Formation During Cutting or From Dissolution of H~2~O. UOM=
> EA
>
> ***Phase 3***---Design and procure support systems that are not
> commercially available for controlling/eliminating explosive gas
> mixtures from forming during underwater work for bench-scale,
> pilot-scale, and field-demonstration studies. UOM= EA
>
> .10 .04.05.9X Other
>
> ***Phase 3***---Design and procure other equipment that is not
> commercially available for remote underwater work. UOM= EA
>
> *.10.04.06 Design and Procure New Equipment for Complex Waste
> Treatment*
>
> ***Phase 3***---Design and procure equipment that is not commercially
> available for complex waste treatment for bench-scale, pilot-scale,
> and field-demonstration studies. UOM= EA
>
> *.10.04.07 Design and Procure New Equipment for Complex Environmental
> Remediation Tasks*
>
> ***Phase 3***---Design and procure equipment that is not commercially
> available for complex environmental remediation tasks for bench-scale,
> pilot-scale, and field-demonstration studies. UOM= EA
>
> *.10.04.08 Design and Procure New Equipment for Dismantling Other
> Components and Structures*
>
> ***Phase 3***---Design and procure equipment that is not commercially
> available for dismantling other components and structures for
> bench-scale, pilot-scale, and field-demonstration studies. UOM= EA
>
> .*10.04.09 Leasing of New or Specialty Equipment*

***Phase 3***---Lease new or specialty equipment for bench-scale,
pilot-scale, and field-demonstration studies. UOM= EA

> *.10.04.10 Design and Procure New Measurement and Calculation Devices
> and Techniques*
>
> ***Phase 3***---Design and procure new measurement and calculation
> devices and techniques that are not commercially available for the
> bench-scale, pilot-scale, and field-demonstration studies. UOM= EA
>
> *.10.04.9X Other*

***Phase 3***---Other activities performed when designing and procuring
new equipment. UOM=LS

> **.10.05 Bench Test**
>
> ***Phases 2 and 3***---Perform bench-testing technologies and
> processes. It is normally performed in a laboratory, and surrogate
> materials may be used. The purpose is to obtain enough data on
> chemistry, kinetics or reaction rates, material balances, heat
> transfer rates, and other relevant factors to use to design and select
> equipment and to develop initial cost and schedule estimates. The
> purpose of the bench test is to determine the ability of a technology
> or process to treat waste. UOM=LS
>
> *.10.05.01 Test Facility and Equipment*
>
> ***Phases 2 and 3***---Provide the facility to demonstrate the
> technologies and processes using actual or simulated waste. This
> element includes the permitting, constructing facilities, and
> operating the technology. UOM=LS
>
> *.10.05.02 Vendor and Analytical Service*
>
> ***Phases 2 and 3***---Provide the vendor and analytical services to
> bench test technologies and processes. Tests are performed in the
> laboratory using simulated material to obtain data needed for
> equipment design and selection. UOM=LS
>
> *.10.05.03 Equipment Operation and Test*

***Phases 2 and 3***---Test new equipment and procedures in the
laboratory using a simulated material to obtain data needed for
equipment design and selection. UOM=LS

> *.10.05.04 Retrieved Samples for Testing*
>
> ***Phases 2 and 3***---Retrieve and handle samples from bench-test.
> UOM=EA
>
> *.10.05.05 Laboratory Analysis*
>
> ***Phases 2 and 3***---Perform laboratory analysis on bench-test
> samples. UOM=EA
>
> *.10.05.06 Residual Characterization and Disposal of Residuals*
>
> ***Phases 2 and 3***---Characterize and dispose of bench-test
> residuals. UOM=M^3^
>
> *.10.05.9X Other*
>
> ***Phases 2 and 3***---Perform other bench-scale testing and
> demonstration activities. UOM=LS
>
> **.10.06 Pilot-Scale Test**
>
> ***Phases 2 and 3***---Pilot-test technologies and processes, usually
> at a smaller scale than the full-scale plant. It entails permitting,
> construction, testing, and operation of the pilot plant to evaluate
> performance data and to obtain more information on the construction
> and operation of the full-scale plant. See .04.11, Environmental
> Management Project Design for design of equipment and system design.
> The purpose of the pilot scale test is to determine the ability of a
> technology or process to treat waste and to confirm bench test
> results. UOM=LS
>
> *.10.06.01 Test Facility and Equipment*
>
> ***Phases 2 and 3***---Provide the facility to demonstrate
> technologies and processes using actual or simulated waste. This
> element includes permitting, constructing facilities, and operating
> the technology. UOM=LS
>
> *.10.06.02 Vendor and Analytical Service*

***Phases 2 and 3***---Provide vendor and analytical service to support
the technologies and processes at the pilot-test scale including
permitting, facilities construction, and operation of the technology.
UOM=LS

> *.10.06.03 Test and Operate Equipment*
>
> ***Phases 2 and 3***---Test the technologies and processes at the
> pilot-test scale. UOM=LS
>
> *.10.06.04 Retrieved Samples for Testing*
>
> ***Phases 2 and 3***---Retrieve and handle pilot-test samples. UOM=EA
>
> *.10.06.05 Laboratory Analysis*
>
> ***Phases 2 and 3***---Perform laboratory analysis on pilot-test
> samples. UOM=EA
>
> *.10.06.06 Residuals Characterization and Disposal of Residuals*
>
> ***Phases 2 and 3***---Characterize and dispose of pilot-test
> residuals. UOM=M^3^
>
> *.10.06.9X Other*
>
> ***Phases 2 and 3***---Perform other pilot-scale testing activities..
> UOM=LS
>
> **.10.07 Field Test**
>
> ***Phases 2 and 3***---Demonstrate technologies and processes at a
> contaminated site or facility, using actual waste. It includes
> permitting, constructing, and operating the plant or technology. See
> .04.11 Environmental Management Project Design for design of project
> equipment and system design. The purpose of the field test is to
> determine the ability of a technology or process to treat waste and to
> confirm pilot-scale test results. UOM =LS
>
> *.10.07.01 Test Facility and Equipment*
>
> ***Phases 2 and 3***---Provide the test facility and equipment to
> demonstrate the technologies and processes using actual waste. This
> element includes permitting, constructing facilities, and operating
> the technology. UOM=LS
>
> *.10.07.02 Vendor and Analytical Service*
>
> ***Phases 2 and 3***---Provide the vendor and analytical service in
> support of the technologies and processes using actual waste including
> the permitting, facilities construction, and operation of the
> technology. UOM=LS
>
> *.10.07.03 Test and Operate Equipment*
>
> ***Phases 2 and 3***---Test the technologies and processes using
> actual waste. UOM=LS
>
> *.10.07.04 Retrieved Samples for Testing*
>
> ***Phases 2 and 3***---Retrieve and handle field-test samples. UOM=EA
>
> *.10.07.05 Laboratory Analysis*
>
> ***Phases 2 and 3***---Perform laboratory analysis on field-test
> samples. UOM=EA
>
> *.10.07.06 Residual Characterization and Disposal of Residuals*
>
> ***Phases 2 and 3***---Characterize and dispose of field-test
> residuals. UOM=M^3^
>
> *.10.07.9X Other*

#### ***Phases 2 and 3***---Perform other field-scale testing activities. UOM=LS

> **.10.08 Special Tools and Equipment Test**
>
> ***Phases 2 and 3***---Test special tools and equipment before their
> final installation and use. Testing can be performed at testing
> facilities or laboratories. This element includes data collection
> relating to strength and durability, suitability to the proposed use,
> and efficiency and performance of the tools and equipment. UOM=LS
>
> **.10.09 Design, Procure, Test New Procedures/Specifications**
>
> ***Phases 2 and 3***---Develop and test new procedures or new or
> improved methods of performing tasks and operations that can increase
> efficiency, minimize cost, increase safety, minimize waste, or provide
> other benefits. UOM=LS
>
> *.10.09.01 Hardware and Software*
>
> ***Phase 3***---Develop and test new procedures to increase the
> efficiency of hardware and software, to better understand parameter,
> for training, and for other purposes.. UOM=LS
>
> *.10.09.02 Operations & Maintenance (O&M)*

***Phase 3***---Develop and test new procedures to increase the
efficiency of O&M procedures. UOM=LS

> *.10.09.03 Installation*
>
> ***Phase 3***---Develop and test new procedures to increase the
> efficiency of installation procedures. UOM=LS
>
> *.10.09.04 Testing*
>
> ***Phase 3***---Develop and test new procedures to increase the
> efficiency of testing procedures. UOM=LS
>
> *.10.09.05 Performance Measurement*
>
> ***Phase 3***---Develop and test new performance measures to increase
> the efficiency of procedures. UOM=LS
>
> *.10.09.9X Other*
>
> ***Phase 3***---Design, procure, and test other new procedures and
> specifications. UOM=LS
>
> **.10.10 Simulation/Modeling**
>
> ***Phases 2 and 3***---Develop or use simulators at a facility to test
> materials and equipment or to simulate the operation of equipment or
> facility. Computer programs can also be developed to model the
> construction and operation of equipment, technology, or a facility.
> UOM=LS
>
> **.10.11 Document Treatability Study**
>
> ***Phases 2 and 3***---Document the applicability of specific
> treatment technologies and results of treatability studies and
> research and development studies. UOM=LS
>
> *.10.11.01 Draft Report*
>
> ***Phases 2 and 3***---Draft document on the applicability of specific
> treatment technologies and results of treatability studies and
> research and development studies. UOM=EA
>
> *.10.11.02 Comments Response/Finalize Report*
>
> ***Phases 2 and 3***---Consolidate and respond to comments,
> incorporate comments and changes, and finalize the treatability study
> report. UOM=LS
>
> *.10.11.03 Report Reproduction/Distribution*
>
> ***Phases 2 and 3***---Print, reproduce, and distribute the final
> version of the treatability study report. UOM=EA
>
> *.10.11.9X Other*
>
> ***Phases 2 and 3***---Other activities involved in documenting
> treatability study. UOM=LS
>
> **.10.12 Status Review**
>
> ***Phases 2 and 3***---Costs associated with reviewing technologies
> and comparing them to an innovative technology for performance, cost,
> reliability, waste generation, safety, and other factors. UOM=LS
>
> .*10.12.01 Technology Comparisons*
>
> ***Phases 2 and 3***---Review the technologies and compare them to the
> innovative technology for reliability, safety, time required for
> processing, size, noise, pollution prevention, and similar factors.
> UOM=LS
>
> *.10.12.02 Performance Comparisons*
>
> ***Phases 2 and 3***---Review technologies and compare them to the
> innovative technology for performance and effectiveness. UOM=LS
>
> *.10.12.03 Technology Review for Ease of Operations, Waste Generation,
> Future Decontamination and Decommissioning*
>
> ***Phases 2 and 3***---Review the technologies and compare them to the
> innovative technology for ease of operations, waste generation, and
> future D&D needs. UOM=LS
>
> *.10.11.9X Other*
>
> ***Phases 2 and 3***---Other activities involved in performing status
> reviews. UOM=LS
>
> **.10.13 Technology Transfer**
>
> ***Phases 2 and 3***---Costs associated with transferring technology
> from research and testing stages to implementation and commercial
> application. UOM=LS
>
> **.10.14 Product Qualification, Characterization, and Certification**
>
> ***Phases 2 and 3***---Costs associated with qualification,
> characterization, and certification of the innovative technology,
> product, or system. UOM=LS
>
> **.10.9X Other**
>
> ***Phases 2 and 3***---Other costs associated with performing
> treatability research and development. UOM=LS

## .11.00 Treatment Plant/Facility/Process

> **.11.01 Covered Treatment Train Technologies Unit**
>
> ***Phase 4***---Construct a treatment train (a series of treatment
> technologies employed in one location) that contains multiple
> technologies and also includes rain covers, foundations and utilities.
> UOM=M^2^
>
> ***Phase 5***---O&M of the covered treatment train unit. UOM=M^3^/YR
>
> **.11.02 Sheds and Other Supporting Facilities**
>
> ***Phase 4***---Construct permanent facilities including sheds,
> covers, and other facilities not included in the environmental
> management facility but that are required to support environmental
> management activities. UOM=M^2^
>
> ***Phase 5***---Operate (e.g., receive, load, and unload) and maintain
> those facilities during the environmental management operations. UOM
> =M^3^/YR
>
> **.11.03 Simple Treatment Facilities (e.g., Equipment Slabs,
> Foundations, Utilities)**
>
> ***Phase 4***---Construct permanent facilities including equipment
> pads and utilities for a simple treatment, such as ozonation. This
> element is not intended to provide for larger treatment trains
> requiring rain covers (see Element .11.04 for that type of facility).
> UOM =M^2^
>
> ***Phase 5***---Operate the associated utilities and maintain these
> facilities. UOM =M^3^/YR
>
> **.11.04 Treatment Train Facility (e.g., Rain Covers, Foundations,
> Utilities)**
>
> ***Phase 4***---Construct permanent facilities including rain covers,
> other structures, and utilities for treatment trains (a series of
> treatment technologies employed in one location) in the field. UOM
> =M^2^
>
> ***Phase 5***---O&M of a facility where the operator or maintenance
> mechanic is not performing a task specifically identifiable to a
> treatment technology. For example, the recharge of the Ion Exchange
> unit will be included in Element .24.07. This element also includes
> operation and maintenance of associated utilities and facilities
> during the remedial action. UOM =M^3^/YR
>
> **.11.05 Full-Scale Environmental Management Plant/Facility**
>
> ***Phase 4***---Construct the entire environmental management facility
> with the exception of the functional space areas included in Elements
> .11.06 through .11.11 or the technology specific equipment found in
> Elements .21.xx---.30.xx and .34.xx. UOM =M^2^
>
> ***Phase 5***---Operate and maintain the facility where the operator
> or maintenance mechanic is not performing a task specifically
> identifiable to a treatment technology. The O&M of a technology housed
> in the functional area will normally be included in the appropriate
> technology- specific Elements .21.xx---.30.xx and .34.xx. This element
> also includes the operation and maintenance of associated utilities
> and facilities during remedial action, waste management, or other
> environmental projects. UOM=M^3^/YR
>
> **.11.06 Environmental Management Low/Moderate Hazard Treatment
> Front-End**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> low/moderate hazardous waste streams for treatment. Low/moderate
> hazardous waste streams are those waste streams exclusively regulated
> under 40 CFR Part 261 and that require minimal health and safety
> personnel protection (PPE Level C or lower). UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facility for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> low/moderate hazardous waste streams for treatment. It also includes
> the operation and maintenance of associated utilities and facilities
> during the environmental management operations. UOM=M^3^/YR
>
> *.11.06.01 Receiving and Inspection*
>
> ***Phase 4***---Construct permanent treatment facilities to receive
> and inspect low/moderate waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste and material receiving
> and inspection system. UOM=M^3^/YR
>
> *.11.06.02 Assay*
>
> ***Phase 4***---Construct permanent treatment facilities to assay
> low/moderate waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste and material assay
> system. UOM=M^3^/YR
>
> *.11.06.03 Container Handling*
>
> ***Phase 4***---Construct permanent treatment facilities to handle
> containers of low/moderate wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the container handling of
> low/moderate waste system. UOM=M^3^/YR
>
> *.11.06.04 Waste Stream Sort/Separation*---*Contact Handled*
>
> ***Phase 4***---Construct permanent treatment facilities to sort and
> separate contact-handled low/moderate wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the contact-handled waste and
> material separation and sorting system. UOM=M^3^/YR
>
> *.11.06.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct permanent treatment facilities to separate
> and handle special materials and wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the special materials/waste
> handling system. UOM=M^3^/YR
>
> *.11.06.9X Other*
>
> ***Phase 4***---Perform other environmental management low/moderate
> hazard waste treatment activities. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other environmental management
> low/moderate hazard waste treatment systems. UOM=M^3^/YR
>
> **.11.07 Environmental Management High Hazard/Remote Treatment
> Front-End**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspection, container-handling, open/dump/sort, and preparation of
> high hazardous waste and remote-handled waste streams for treatment.
> Highly hazardous or remote-handled wastes are those waste streams that
> are not exclusively regulated under 40 CFR Part 261 or that require
> high levels of personnel protection (PPE Level B or higher),
> engineering controls, personnel exposure monitoring, or other
> safeguard. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> high hazardous waste and remote-handled waste streams for treatment.
> Also includes operation and maintenance of associated utilities and
> facilities during the environmental management operations. UOM=M^3^/YR
>
> *.11.07.01 Receiving and Inspection*
>
> ***Phase 4***---Construct permanent treatment facilities to receive
> and inspect high hazard/remote-handled waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste and material receiving
> and inspection system. UOM=M^3^/YR
>
> *.11.07.02 Assay*
>
> ***Phase 4***---Construct permanent treatment facilities to assay high
> hazard/remote-handled waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the hazard/remote-handled waste
> and material assay system. UOM=M^3^/YR
>
> *.11.07.03 Waste Stream Sort/Separation - Remote Handled*
>
> ***Phase 4***---Construct permanent treatment facilities to
> sort/separate high hazard/remote-handled wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the high hazard/remote-handled
> waste and material separation and sorting system. UOM=M^3^/YR
>
> *.11.07.04 Remote - Container Handling*
>
> ***Phase 4***---Construct permanent treatment facilities for
> remote-handled containers. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the remote-handled container
> system. UOM=M^3^/YR
>
> *.11.07.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct permanent treatment facilities to separate
> and handle special materials and wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the special materials/waste
> separation/handling system. UOM=M^3^/YR
>
> *.11.07.9X Other*
>
> ***Phase 4***---Construct other environmental management high
> hazard/remote-handled waste treatment activities. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other environmental management
> high hazard/remote-handled waste hazard waste treatment systems.
> UOM=M^3^/YR
>
> **.11.08 Environmental Management Low Hazard Functional Area (e.g.,
> Hazardous/Toxic)**
>
> ***Phase 4***---Construct the functional space area of permanent
> facilities dealing with the treatment of low hazardous waste streams
> (e.g., typical hazardous materials not requiring respirators, PPE
> Level D. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the functional space area of
> permanent facilities for the treatment of low hazardous waste streams
> (e.g., typical hazardous materials not requiring respirators). This
> element provides for the operation of the facility where the operator
> or maintenance mechanic is not performing a task specifically
> identifiable to a treatment technology. The O&M of a technology housed
> in the functional area will normally be included in the appropriate
> technology-specific Elements .21.xx.30.xx and .34.xx. This element
> also includes O&M of associated utilities and facilities during the
> environmental management process. UOM=M^3^/YR
>
> **.11.09 Environmental Management Moderate Hazard Functional Area
> (e.g., Hazardous/Toxic, LLW and MLLW)**
>
> ***Phase 4***---Construct functional space area of permanent
> facilities for treating moderate hazardous waste stream. Those waste
> streams exclusively regulated by 40 CFR Part 261 and require minimal
> health and safety personnel protection (PPE Level C). UOM=M^2^
>
> ***Phase 5***---Process the waste stream and operate functional areas
> of permanent facilities for the treatment of moderate hazardous waste
> streams. This element provides for the operation and maintenance of
> the space housing a technology application. The O&M of a technology
> housed in the functional area will normally be included in the
> appropriate technology specific Elements .21.xx---.30.xx and .34.xx.
> This element also includes O&M of associated utilities and facilities
> during environmental management operation. UOM=M^3^/YR
>
> **.11.10 Environmental Management High Hazard Functional Area (e.g.,
> ALLW, MALLW, TRU, Spent Fuel, and CWM)**
>
> ***Phase 4***---Construct the functional space area of permanent
> facilities dealing with the treatment of high hazardous waste streams
> (e.g., wastes including high-level radioactive waste and mixed waste).
> Highly hazardous wastes are those waste streams that are not
> exclusively regulated under 40 CFR Part 261 or that require high
> levels of personnel protection (PPE Level B or higher), engineering
> controls, personnel exposure monitoring, or other safeguards. UOM=M^2^
>
> ***Phase 5***---Process the high hazardous waste stream and operation
> of the functional space area of permanent facilities dealing with the
> treatment of high hazardous waste streams (e.g., wastes including
> high-level radioactive waste and mixed waste). This element provides
> for the operation of the facility where the operator or maintenance
> mechanic is not performing a task specifically identifiable to a
> treatment technology. The O&M of a technology housed in the functional
> area will normally be included in the appropriate technology-specific
> Elements .21.xx.30.xx and .34.xx. This element also includes
> operation and maintenance of associated utilities and facilities
> during the environmental management operation. UOM=M^3^/YR
>
> **.11.11 Environmental Management Remote Functional Area (e.g., ALLW,
> MALLW, TRU, Spent Fuel, and CWM)**
>
> ***Phase 4***---Construct the functional space area of permanent
> facilities for the treatment of high hazardous waste streams (e.g.,
> wastes including high-level radioactive waste and alpha-contaminated
> waste) requiring remote handling. UOM=M^2^
>
> ***Phase 5***---Process the high hazardous waste stream and operate
> functional space area of permanent facilities for the treatment of
> high hazardous waste streams (e.g., wastes including high-level
> radioactive waste and alpha-contaminated waste) requiring remote
> handling. This element provides for the operation of the facility
> where the operator or maintenance mechanic is not performing a task
> specific to a treatment technology. The O&M of a technology housed in
> the functional area will normally be included in the appropriate
> technology-specific Elements.21.xx.30.xx and.34.xx. This element also
> includes operation and maintenance of associated utilities and
> facilities during the environmental management process. UOM=M^3^/YR
>
> **.11.12 Waste Treatment Fees and Taxes**
>
> ***Phases 4 and 5***---Cost of fees and taxes charged by one
> Government agency to another or fees charged by one organization to
> another for treatment of HTR waste. This element is primarily used for
> capturing waste management costs. See Element .32.xx for various
> disposal options applicable to some environmental restoration
> programs. UOM=M^3^
>
> **.11.13 Facility Commissioning Activities**
>
> ***Phase 4***---Startup and test or commission the facility, systems,
> and equipment. Examples of activities included in this element are:
> testing using cold or simulated waste; testing using hot or actual
> waste; training O&M workers; establishing and refining operational
> parameters, safety, and accident procedures and protocol; performing
> optimization studies; selecting, establishing, and defining management
> and working teams. Testing and start up are considered complete when
> technology operations can be sustained at specified operational and
> quality standards. UOM=LS
>
> *.11.13.01 Pre-Operations*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using cold or simulated waste to
> better refine parameters and maximize safety before testing with hot
> waste. UOM=LS
>
> *.11.13.02 Cold Commissioning*
>
> ***Phase 4***---Perform activities such as testing of system,
> equipment, facility, and processes using cold or simulated waste prior
> to testing with actual waste prior to hot commissioning to better
> refine parameters, and to maximize safety. UOM=LS
>
> *.11.13.03 Hot Commissioning*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using actual or hot waste to better
> refine parameters, and to maximize safety before O&M. UOM=LS
>
> *.11.13.9X Other*
>
> ***Phase 4***---Other activities involved with facility commissioning.
> UOM=LS
>
> **.11.9X Other**
>
> ***Phase 4***---Other costs associated with construction of treatment
> plant, facility, equipment, or processes. UOM=M^2^
>
> ***Phase 5***---Other costs associated with operation and maintenance
> of treatment plant, facility, equipment, or processes. UOM=M^3^/YR

## .12.00 Storage Facility/Process

> **.12.01 Reserved for Future Use**
>
> **.12.02 Conventional Storage/Warehouses**
>
> ***Phase 4***---Construct permanent facilities including sheds,
> warehouses, and other facilities not included in the environmental
> management facility but that are required for storage of hazardous
> waste and materials. Low/moderate hazardous waste streams are those
> waste streams exclusively regulated under 40 CFR Part 261 and that
> require minimal health and safety personnel protection (PPE Level C or
> lower). UOM=M^2^
>
> ***Phase 5***---Operate and maintain the warehouse facilities (e.g.,
> receiving, loading, and unloading) for as long as they are required.
> UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance, monitoring, and maintenance of
> the facility, to ensure compliance with requirements after operations
> cease. UOM=M^2^/YR
>
> *.12.02.01 Waste Storage Area (Pads and Cribs)*
>
> ***Phase 4***---Construct waste storage areas such as pads and cribs.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste storage areas.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of the
> waste storage area after it has been closed. UOM=M^2^/YR
>
> *.12.02.02 Waste Storage Structure/Building*
>
> ***Phase 4***---Construct waste storage structure or building.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste storage structure or
> building. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of the
> waste storage structure and facility after it has been closed.
> UOM=M^2^/YR
>
> *.12.02.9X Other*

#### ***Phase 4***---Other activities associated with constructing conventional storage and warehouses. UOM=M^2^

> ***Phase 5***---Other activities associated with operation and
> maintenance of conventional storage and warehouses. UOM=M^3^/YR
>
> ***Phase 6***---Other activities associated with long-term
> surveillance and monitoring of conventional storage and warehouses.
> UOM=M^2^/YR
>
> **.12.03 Storage Facility Front-End**---**Low/Moderate Hazard**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> low/moderate hazardous waste streams for storage. Low/moderate
> hazardous waste streams are those waste streams exclusively regulated
> under 40 CFR Part 261 and that require minimal health and safety
> personnel protection (PPE Level C or lower). UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> low/moderate hazardous waste streams for waste storage. It also
> includes maintenance of these facilities during the waste storage
> period.. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance, monitoring, and maintenance of
> the facility to ensure compliance with requirements after operations
> cease. UOM=M^2^/YR
>
> *.12.03.01 Receiving and Inspection*
>
> ***Phase 4***---Construct storage facilities to receive and inspect
> low/moderate waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste and material receiving
> and inspection system. UOM=M^3^/YR
>
> ***Phase 6***---Perform surveillance and long-term monitoring after
> closure of the receiving and inspection system. UOM=M^2^/YR
>
> *.12.03.02 Assay*
>
> ***Phase 4***---Construct storage facilities to assay low/moderate
> waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste-assay system.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the waste-assay system. UOM=M^2^/YR
>
> *.12.03.03 Container Handling*
>
> ***Phase 4***---Construct storage facilities to handle containers of
> low/moderate wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the remote container handling
> system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the remote container handling system. UOM=M^2^/YR
>
> *.12.03.04 Waste Stream Sort/Separation---Contact Handled*
>
> ***Phase 4***---Construct storage facilities to sort and separate
> contact-handled low/moderate wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the contact-handled waste
> separation and sorting system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the contact- handled waste separation and sorting system.
> UOM=M^2^/YR
>
> *.12.03.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct storage facilities to separate and handle
> special materials and wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the special materials/waste
> special handling system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the special materials/waste special handling system.
> UOM=M^2^/YR
>
> *.12.03.9X Other*
>
> ***Phase 4***---Other costs associated with environmental management
> low/moderate hazard waste treatment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other environmental management
> low/moderate hazard waste front---end storage systems. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of other environmental management low/moderate hazard waste
> front-end storage systems. UOM=M^2^/YR
>
> **.12.04 Storage Facility Front-End**---**High/Remote Hazard**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> high hazardous and remote-handled waste streams for storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facilities for receiving and
> inspection, container handling, open/dump/sort, and preparation of
> high hazardous and remote-handled waste streams for waste storage. It
> also includes maintenance of these facilities during the waste-storage
> period. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance, monitoring, and maintenance of
> the facility to ensure compliance with requirements after operations
> cease. UOM=M^2^/YR
>
> *.12.04.01 Receiving and Inspection*
>
> ***Phase 4***---Construct facilities to receive and inspect high
> hazard/remote waste for storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste and material receiving
> and inspection system. UOM=M^3^/YR
>
> ***Phase 6***---Perform surveillance and long-term monitoring after
> closure of the receiving and inspection system. UOM=M^2^/YR
>
> *.12.04.02 Assay*
>
> ***Phase 4***---Construct storage facilities to assay high
> hazard/remote-handled waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the waste-assay system.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the waste assay system. UOM=M^2^/YR
>
> *.12.04.03 Waste Stream Sort/Separation---Remote Handled*
>
> ***Phase 4***---Construct storage facilities to sort/separate high
> hazard/remote-handled waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the remote-handled waste
> separation and sorting system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the remote- handled waste separation and sorting system.
> UOM=M^2^/YR
>
> *.12.04.04 Remote---Container Handling*
>
> ***Phase 4***---Construct storage facilities used to remotely handle
> containers. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the remotely handled container
> system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the remote container handling system. UOM=M^2^/YR
>
> *.12.04.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct storage facilities to separate and handle
> special materials and wastes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the special materials/waste
> special handling system. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of the special materials/waste special handling system.
> UOM=M^2^/YR
>
> *.12.04.9X Other*
>
> ***Phase 4***---Other costs associated with environmental management
> high hazard/remote waste treatment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other environmental management
> high/remote hazard waste front-end storage systems. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring after
> closure of other environmental management high
> hazardous/remote-handled waste front-end storage systems. UOM=M^2^/YR
>
> **.12.05 Contact Handled Storage**
>
> ***Phase 4***---Construct permanent storage facilities for contact-
> handled hazardous waste streams (e.g., high hazardous wastes including
> hazardous/toxic waste and radioactive waste). UOM=M^2^
>
> ***Phase 5***---Process contact-handled waste streams and operation of
> permanent storage facilities for contact-handled hazardous waste
> streams (e.g., high hazardous wastes including hazardous/toxic waste
> and radioactive waste). The operations include receiving, loading,
> unloading and maintenance of these facilities for as long as they are
> required. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance, monitoring, and maintenance of
> the facility to ensure compliance with requirements after operations
> cease. UOM=M^2^/YR
>
> *.12.05.01 Low Hazardous Storage*
>
> ***Phase 4***---Construct facility for low hazard storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facility for low hazard
> storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for low hazard storage. UOM=M^2^/YR
>
> *.12.05.02 Vault Storage*
>
> ***Phase 4***---Construction vaults to store contact-handled waste.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain vaults to store contact-handled
> waste. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> vaults to store contact-handled waste. UOM=M^2^/YR
>
> *.12.05.03 Silo Storage*
>
> ***Phase 4***---Construct silos to store contact-handled waste.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain silos to store contact-handled
> waste. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of silos
> to store contact-handled waste. UOM=M^2^/YR
>
> *.12.05.04 Intermediate Fuel Storage*
>
> ***Phase 4***---Construct facilities for intermediate fuel storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain facilities for intermediate fuel
> storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facilities for intermediate fuel storage. UOM=M^2^/YR
>
> .12.05.04.01 Wet Intermediate Storage
>
> ***Phase 4***---Construct facilities for wet intermediate fuel
> storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facilities for wet intermediate
> fuel storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facilities for wet intermediate fuel storage. UOM=M^2^/YR
>
> .12.05.04.02 Dry Intermediate Storage
>
> ***Phase 4***---Construct facilities for dry intermediate fuel
> storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facilities for dry intermediate
> fuel storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facilities for dry intermediate fuel storage. UOM=M^2^/YR
>
> .12.05.04.9X Other
>
> ***Phase 4***---Construct other intermediate fuel storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other intermediate fuel storage.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of other
> intermediate fuel storage. UOM=M^2^/YR
>
> *.12.05.9X Other*
>
> ***Phase 4***---Construct other contact-handled storage facilities.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain other contact-handled storage
> facilities. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring on other
> contact-handled storage facilities. UOM=M^2^/YR
>
> **.12.06 Remote Handled Storage**
>
> ***Phase 4***---Construct permanent storage facilities for
> remote-handled hazardous waste streams (e.g., high hazardous wastes
> including high level radioactive waste and alpha contaminated waste
> requiring remote handling). UOM=M^2^
>
> ***Phase 5***---Process remote-handled hazardous waste streams (e.g.,
> high-level hazardous wastes including high-level radioactive waste and
> alpha-contaminated waste requiring remote handling) and operations of
> permanent storage facilities for those waste streams (Operations
> includes receiving, loading, and unloading waste materials and
> maintaining the storage facility as long as necessary. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance through
> facility closure or D&D. UOM=M^2^/YR
>
> *.12.06.01 Vault Storage*
>
> ***Phase 4***---Construct vaults for remote-handled waste storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain vaults for remote-handled waste
> storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> vaults for remote-handled waste storage. UOM=M^2^/YR
>
> *.12.06.02 Silo Storage*
>
> ***Phase 4***---Construct silos for remote-handled waste storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain silos for remote-handled waste
> storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of silos
> for remote-handled waste storage. UOM=M^2^/YR
>
> *.12.06.03 Pool Storage*
>
> ***Phase 4***---Construct pools for remote-handled waste storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain pools for remote-handled waste
> storage. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of pools
> for remote-handled waste storage. UOM=M^2^/YR
>
> *.12.06.04 Single Shell Tank*
>
> ***Phase 4***---Construct single shell tank for waste storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain single shell tank waste storage.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> single shell tank. UOM=M^2^/YR
>
> *.12.06.05 Double Shell Tank*
>
> ***Phase 4***---Construct double shell tank for waste storage.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain double shell tank waste storage.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> double shell tank. UOM=M^2^/YR
>
> *.12.06.9X Other*
>
> ***Phase 4***---Construct other storage for remote-handled waste.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain other storage for remote-handled
> waste. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of other
> storage for remote-handled waste. UOM=M^2^/YR
>
> **.12.07 Mixed Waste Storage**
>
> ***Phase 4***---Construct permanent storage facilities for mixed waste
> streams. Mixed waste is waste with both hazardous and radiological
> constituents. UOM=M^2^
>
> ***Phase 5***---Process the mixed waste stream (i.e., waste with both
> hazardous and radiological constituents and operations of the
> permanent mixed waste storage. Operations include receiving, loading,
> and unloading mixed waste and maintaining the facilities for as long
> as necessary. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance through
> facility closure or D&D. UOM=M^2^/YR
>
> **.12.08 Facilities and Sheds for Temporary Storage**
>
> ***Phase 4***---Construct and installing facilities for short-term or
> temporary storage of low/moderate hazardous waste.
>
> Note: Temporary facilities for all other purposes are included in
> element .05.01 Site Work---Mobilization. UOM=M^2^
>
> ***Phase 5***---Operate and maintain temporary facilities. Operations
> includes receiving, loading, and unloading low/moderate hazardous
> waste and maintaining facilities for as long as necessary. UOM=M^2^/YR
>
> **.12.09 Waste Storage Fees and Taxes**
>
> ***Phases 4-6***---Cost of fees and taxes charged by one Government
> agency to another or by one organization to another for the storage of
> HTR waste. For some environmental restoration programs, refer to
> element .32.xx for disposal options. UOM=M^3^
>
> **12.10 Storage Facility Commissioning Activities**
>
> ***Phase 4***---Activities associated with startup and testing or
> commissioning of the storage facility, systems, and equipment.
> Examples of activities included in this element are: testing using
> cold or simulated waste; testing using hot or actual waste; training
> O&M workers; establishing and refining operational parameters, safety,
> and accident procedures and protocol; performing optimization studies;
> selecting, establishing, and defining management and working teams.
> Testing and start up are considered complete when technology
> operations can be sustained at specified operational and quality
> standards. UOM=LS
>
> []{.mark}
>
> *.12.10.01 Pre-Operations*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using cold or simulated waste to
> better refine parameters and maximize safety before testing with hot
> waste. UOM=LS
>
> *.12.10.02 Cold Commissioning*
>
> ***Phase 4***---Perform activities such as testing of system,
> equipment, facility, and processes using cold or simulated waste prior
> to testing with actual waste prior to hot commissioning to better
> refine parameters, and to maximize safety. UOM=LS
>
> *.12.10.03 Hot Commissioning*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using actual or hot waste to better
> refine parameters, and to maximize safety before O&M. UOM=LS
>
> *.12.10.9X Other*
>
> ***Phase 4***---Other activities involved with facility commissioning.
> UOM=LS
>
> .**12.9X Other**
>
> ***Phase 4***---Construct other storage facilities or processes or the
> costs of other activities associated with storage facilities or
> processes. UOM=M^2^
>
> ***Phase 5***---O&M of other storage facilities or processes or the
> costs of O&M of other activities associated with storage facilities or
> processes. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance of other
> storage facilities or processes or the costs of long-term surveillance
> and maintenance other activities associated with storage facilities or
> processes. UOM=M^2^/YR

## .13.00 Disposal Facility/Process

> **.13.01 Reserved for Future Use**
>
> **.13.02 Disposal Facility Front-End**---**Low/Moderate Hazard**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspecting, container handling, open/dump/sort, and preparing
> low/moderate hazardous waste streams for disposal. Low/moderate
> hazardous waste streams are those waste streams exclusively regulated
> under 40 CFR Part 261 and that require minimal health and safety
> personnel protection (PPE Level C or lower). UOM=M^2^
>
> ***Phase 5***---O&M of the facilities including receiving and
> inspecting, container handling, open/dump/sort, and preparing
> low/moderate hazardous waste streams for disposal. This element also
> includes operation and maintenance of the facilities during the
> waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR

*.13.02.01 Receiving and Inspection*

> ***Phase 4***---Construct facility for receiving and inspecting
> incoming low/moderate waste streams for disposal.. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facility for receiving and
> inspecting incoming low/moderate material and waste streams for
> disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for receiving and inspecting incoming low/moderate waste
> streams for disposal. UOM=M^2^/YR
>
> *.13.02.02 Assay*
>
> ***Phase 4***---Construct facility for assaying incoming low/moderate
> waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facility for assaying
> incoming low/moderate material and waste streams for disposal.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for assaying incoming low/moderate waste streams for
> disposal. UOM=M^2^/YR
>
> *.13.02.03 Container Handling*
>
> ***Phase 4***---Construct container-handling facility for low/moderate
> waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain container-handling facility for
> low/moderate material and waste streams for disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> container-handling facility for low/moderate waste streams for
> disposal. UOM=M^2^/YR
>
> *.13.02.04 Waste Stream Sort/Separation---Contact Handled*
>
> ***Phase 4***---Construct sorting and separating facility for
> low/moderate, contact-handled waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain sorting and separating facility
> for low/moderate, contact-handled material and waste streams for
> disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> sorting and separating facility for low/moderate, contact-handled
> waste streams for disposal. UOM=M^2^/YR
>
> *.13.02.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct separation and special handling facility for
> low/moderate waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain separation and special handling
> facility for low/moderate material and waste streams for disposal.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> separation and special handling facility for low/moderate waste
> streams for disposal. UOM=M^2^/YR
>
> *.13.02.9X Other*
>
> ***Phase 4***---Construct other disposal facility front-end areas for
> low/moderate hazard waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other disposal facility front-end
> for low/moderate hazard waste. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of other
> disposal facility front-end for low/moderate hazard waste. .
> UOM=M^2^/YR
>
> **.13.03 Disposal Facility Front-End---High/Remote Hazard**
>
> ***Phase 4***---Construct permanent facilities for receiving and
> inspecting, container handling, open/dump/sort, and preparing highly
> hazardous, radioactive, explosive, and remote-handled waste streams
> for disposal. Highly hazardous or remote-handled wastes are those
> waste streams that are not exclusively regulated under 40 CFR Part 261
> or that require high levels of personnel protection (PPE Level B or
> higher), engineering controls, and personnel exposure monitoring.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain facilities for receiving and
> inspecting, container handling, open/dump/sort, and preparing highly
> hazardous, radioactive, explosive and remote-handled waste streams for
> disposal. It also includes operating and maintaining the facilities
> during the waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> *.13.03.01 Receiving and Inspection*
>
> ***Phase 4***---Construct a facility for receiving and inspecting
> incoming high/remote waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facility for receiving and
> inspecting incoming high/remote material and waste streams for
> disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for receiving and inspecting incoming high/remote waste
> streams for disposal. UOM=M^2^/YR
>
> *.13.03.02 Assay*
>
> ***Phase 4***---Construct a facility for assaying incoming high/remote
> waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facility for assaying incoming
> high/remote material and waste streams for disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for assaying incoming high/remote waste streams for disposal.
> UOM=M^2^/YR
>
> *.13.03.03 Waste Stream Sort/Separation---Remote Handled*
>
> ***Phase 4***---Construct a sorting and separating facility for
> high/remote, waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain sorting and separating facility
> for high/remote material and waste streams for disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> sorting and separating facility for high/remote waste streams for
> disposal. UOM=M^2^/YR
>
> *.13.03.04 Remote---Container Handling*
>
> ***Phase 4***---Construct a facility for container-handling
> high/remote waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facility for container-handling
> high/remote material and waste streams for disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for container-handling high/remote waste streams for
> disposal. UOM=M^2^/YR
>
> *.13.03.05 Separation/Handling Special Materials/Wastes*
>
> ***Phase 4***---Construct a facility for separation and special
> handling of high/remote waste streams for disposal. UOM=M^2^
>
> ***Phase 5***---Operate and maintain facility for separation and
> special handling of high/remote material and waste streams for
> disposal. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of
> facility for separation and special handling of high/remote waste
> streams for disposal. UOM=M^2^/YR
>
> *.13.03.9X Other*
>
> ***Phase 4***---Construct other disposal facility front-end for
> high/remote hazard waste. UOM=M^2^
>
> ***Phase 5***---Operate and maintain other disposal facility front-end
> for high/remote hazard material and waste. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and monitoring of other
> disposal facility front-end for high/remote hazard waste. UOM=M^2^/YR
>
> **.13.04 Landfill**
>
> ***Phase 4***---Construct a landfill. Landfills are engineered
> structures that have containment and leachate/runoff control features.
> See also Solids/Soils Containment (e.g., Capping/Barrier) Collection,
> or Control under .19.xx. UOM=M^3^
>
> ***Phase 5***---Operate and maintain a landfill, burial ground, burial
> trench, or burial pit. Operation and maintenance includes receiving,
> inspecting, handling, and monitoring of waste. It also includes O&M of
> the facility during the waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.05 Aboveground Vault**
>
> ***Phase 4***---Construct an aboveground disposal vault. An
> aboveground vault is a structure composed of concrete or other
> building material with three walls, a floor, and a roof constructed
> above grade. The vault allows for entry of persons and machinery.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain an aboveground disposal vault
> including receiving, inspecting, handling, and monitoring. It also
> includes operation and maintenance of the facility during the
> waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.06 Underground Vault**
>
> ***Phase 4***---Construct an underground disposal vault. An
> underground vault is a structure composed of concrete or other
> building material with three walls, a floor, and a roof constructed
> below grade. The vault allows for entry of persons and machinery.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain an underground disposal vault
> including receiving, inspecting, handling, and monitoring. It also
> includes operation and maintenance of the facility during the
> waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.07 Underground Mine/Shaft**
>
> ***Phase 4***---Construct an underground disposal mine/shaft. A
> mine/shaft is an excavation with the floors, walls, and ceiling
> composed primarily of natural material. The ceiling, walls, and floor
> may have supports of wood, steel, or concrete as necessary. UOM=M^3^
>
> ***Phase 5***---Operate and maintasin an underground disposal
> mine/shaft including receiving, inspecting, handling, and monitoring.
> It also includes operation and maintenance of the facility during the
> waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.08 Tanks**
>
> ***Phase 4***---Construct tanks for use as disposal units. Tanks are
> those structures that are regulated under 40 CFR Part 280, underground
> storage tanks or 40 CFR Part 264 Subpart J, aboveground storage tanks.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain the disposal storage tanks
> including receiving, inspecting, handling, and monitoring. It also
> includes operation and maintenance of the facility during the
> waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=EA/YR
>
> **.13.09 Pads (Tumulus/Retrievable Storage/Other)**
>
> ***Phase 4***---Construct disposal pads (tumulus, retrievable storage,
> or other). These structures have a floor of concrete or other
> relatively impervious material, possibly with walls, but lack a roof
> or ceiling. Pads may be at or below grade. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the facility including receiving,
> inspecting, handling, and monitoring of disposal pads (tumulus,
> retrievable storage, or other). UOM=M^2^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility. UOM=M^2^/YR
>
> **.13.10 Confined Disposal Facilities (CDF)**
>
> ***Phase 4***---Construct confined disposal facilities (CDFs), which
> are engineered structures enclosed by dikes and designed to retain
> dredged material. They may be located upland (above the water table),
> partially in the water near shore, or completely surrounded by water.
> A CDF may have a large cell for material disposal and adjoining cells
> for retention and decantation of turbid, supernatant water. A variety
> of linings have been used to prevent seepage through the dike walls.
> The most effective are clay or bentonite-cement slurries, but sand,
> soil, and sediment linings have also been used. UOM=M^3^
>
> ***Phase 5***---Operate and maintain the CDF including receiving,
> inspecting, handling, and monitoring. It also includes operation and
> maintenance of the facilities during the waste-disposal period.
> UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^YR
>
> **.13.11 Engineered Disposal**
>
> ***Phase 4***---Construct engineered disposal facilities not
> specifically addressed elsewhere in this ECES (e.g., Aboveground and
> Underground Vaults). These engineered disposal facilities are for
> disposal of radioactive (non-RCRA) low-level waste and mixed (RCRA)
> low-level waste. Typical construction includes the foundation,
> leachate collection (double leachate collection for RCRA waste),
> monitoring systems, concrete vaults, and earthen material covers.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain the engineered disposal
> facilities including receiving, inspecting, handling, and monitoring.
> Construction of the facility is often a continuous process concurrent
> with the placement of waste containers. This element also includes
> operation and maintenance of the facility during the waste-disposal
> period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.12 Intermediate Depth Disposal (Burial Ground/Trenches/Pits)**
>
> ***Phase 4***---Construct intermediate-depth disposal facilities.
> These facilities are excavated below grade with no containment
> features (either geological or engineered). They may also include a
> surface cover of natural materials. UOM=M^3^
>
> ***Phase 5***---Operate and maintain the intermediate-depth facilities
> including receiving, inspecting, handling, and monitoring of
> intermediate-depth disposal facilities. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^3^/YR
>
> **.13.13 Geologic Disposal**
>
> ***Phase 4***---Construct geologic disposal facilities such as the
> Waste Isolation Pilot Plant (WIPP). The WIPP is designed to contain
> transuranic waste for more than 10,000 years by taking advantage of
> the natural process of the encapsulation of the disposal unit buried
> 2,000 feet below the surface in a salt mine. UOM=M^3^
>
> ***Phase 5***---Operate and maintain the geologic disposal facility
> including receiving, inspecting, handling, and monitoring. In the case
> of WIPP this operation is an involved labor-intensive process ensuring
> the acceptance of waste and proper placement of it. Elements such as
> .32 Material Handling/Transportation should be used in conjunction
> with this element. It also includes operation and maintenance of the
> facilities during the waste-disposal period. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.14 Shallow Land Disposal**
>
> ***Phase 4***---Construct shallow land disposal facilities. Shallow
> land disposal facilities consist of a shallow (as compared to deep
> geologic disposal) trench system without engineered features such as
> those included in the Engineered Disposal Facilities. Drums or other
> containers are placed in the trench and covered with seven feet of
> soil, clay, and impervious materials similar to a RCRA Subtitle D cap
> included in .19.05. UOM=M^3^
>
> ***Phase 5***---Operate and maintain shallow land disposal facilities
> including receiving, inspecting, handling (placement of
> drums/containers), and monitoring. UOM=M^3^/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=M^2^/YR
>
> **.13.15 Deep Well Injection**
>
> ***Phase 4***---Construct deep well disposal facilities. Waste is
> injected into geologic formations under conditions defined in 40 CFR
> 148, which provides the parameters allowing injection of waste into
> geologic formations. UOM=EA
>
> ***Phase 5***---Operate and maintain deep well disposal facilities
> including receiving, inspecting, handling, and monitoring. UOM=EA/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=EA/YR
>
> **.13.16 Silo Disposal**
>
> ***Phase 4***---Construct a silo disposal system, a type of engineered
> disposal facility (see .13.11) designed for disposal of 30 to 5,000
> M^3^of radioactive (non-RCRA) low-level waste and mixed (RCRA)
> low-level waste. Silos are small, engineered, aboveground,
> cylindrical, reinforced concrete disposal units constructed in
> clusters. When a silo is filled with waste containers, it is
> back-filled with sand and cast in place with reinforced concrete. When
> all silos are filled, they are back-filled and covered with a
> multi-layer cap. UOM=M^3^
>
> ***Phase 5***---Operate and maintain silo disposal facilities
> including receiving, inspecting, handling (placement of waste
> containers), and monitoring. It also includes maintenance of these
> facilities during the waste-disposal period. UOM=EA/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=EA/YR
>
> **.13.17 Borehole Disposal**
>
> ***Phase 4***---Use borehole disposal technology, which is a
> stand-alone engineered disposal unit (see .13.11) designed for
> disposal of 1 cubic meter of radioactive (non-RCRA) low-level waste
> and mixed (RCRA) low-level waste. Each borehole is drilled into a
> suitable shallow geologic formation, backfilled with concrete, and
> completed with a multi-layer-engineered cap. UOM=EA
>
> ***Phase 5***---Oerate and maintain borehole disposal facilities
> including receiving, inspecting, handling (placement of waste), and
> monitoring. UOM=EA/YR
>
> ***Phase 6***---Perform long-term surveillance and maintenance for an
> indefinite period after facility closure. UOM=EA/YR

**.13.18 Disposal Fees and Taxes**

> ***Phases 4 to 6***---Fees and tax charges levied on one Government
> agency or department/organization by another for waste disposal. For
> some environmental restoration programs, refer to element .32.xx for
> disposal options. UOM=M^3^
>
> **.13.19 Disposal Facility Commissioning Activities**
>
> ***Phase 4***---Activities associated with startup and testing or
> commissioning of the disposal facility, systems, and equipment.
> Examples of activities included in this element are: testing using
> cold or simulated waste; testing using hot or actual waste; training
> O&M workers; establishing and refining operational parameters, safety,
> and accident procedures and protocol; performing optimization studies;
> selecting, establishing, and defining management and working teams.
> Testing and start up are considered complete when technology
> operations can be sustained at specified operational and quality
> standards UOM=LS
>
> *.13.19.01 Pre-Operations*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using cold or simulated waste to
> better refine parameters and maximize safety before testing with hot
> waste UOM=LS
>
> *.13.19.02 Cold Commissioning*
>
> ***Phase 4***---Perform activities such as testing of system,
> equipment, facility, and processes using cold or simulated waste prior
> to testing with actual waste prior to hot commissioning to better
> refine parameters, and to maximize safety UOM=LS
>
> *.13.19.03 Hot Commissioning*
>
> ***Phase 4***---Perform activities such as testing the system,
> equipment, facility, and processes using actual or hot waste to better
> refine parameters, and to maximize safety before O&M UOM=LS
>
> *.13.19.9X Other*
>
> ***Phase 4***---Other activities involved with facility commissioning
> UOM=LS
>
> .**13.9X OTHER**
>
> ***Phase 4***---Construction of other disposal facilities or processes
> or costs of other activities associated with storage facilities or
> processes. UOM=M^3^
>
> ***Phase 5***---O&M of other disposal facilities or processes or O&M
> costs of other activities associated with disposal facilities or
> processes. UOM=M^3^/YR
>
> ***Phase 6***---Long-term surveillance and maintenance of other
> disposal facilities or processes or other activities associated with
> disposal facilities or processes. UOM=M^3^

## .14.00 Ordnance and Explosives (OE) Removal and Destruction (CWM is Included in Waste Management .11 and Technologies .21-.31 and .34)

> **.14.01 Demolition for OE Removal**
>
> ***Phase 4***---Prepare an area for explosive demolition activities.
> Activities include the using sandbags, using heavy equipment, clearing
> brush, running electrical wire from a safe area to the point where
> explosives operations will be conducted. Building a fence, posting
> warning signs, or constructing a site to be used for destroying
> unexploded ordnance (UXO)/munitions found during OE activities. See
> also Demolition under Element.05.04. UOM=M^2^
>
> **.14.02 Brush Clearing with OE**
>
> ***Phase 4***---Form work teams to remove brush for either surface or
> subsurface UXO activities. Members of the work teams will be exposed
> to UXO. Teams will have at least one UXO qualified person to act as a
> safety observer. Use of saws, axe, and other brush clearing equipment
> is required. UOM=M^2^
>
> **.14.03 Blast Mats**
>
> ***Phase 4***---Use of blast mats to catch rocks and other fragments.
> Commercial mats made of rubber and other materials are used to cover
> explosives. UOM=EA
>
> **.14.04 Blast Shields**
>
> ***Phase 4***---Use of blast shields. These shields are engineering
> controls designed to protect personnel and the public from accidental
> detonations of UXO. They are usually locally built from plans drawn up
> by the U. S. Army, Corps of Engineers, Huntsville, Alabama Civil
> Structures Branch. They are made of various materials (usually
> aluminum). UOM=EA
>
> **.14.05 Surface Sweep (Visual)**
>
> ***Phase 4***---Use of UXO teams, up to seven people, that walk in a
> line formation and investigate all surface items that are potential
> UXO. Teams may be supplemented by non-UXO personnel who have UXO
> safety training. UOM=M^2^
>
> **.14.06 Surface Sweep (Magnetometer)**
>
> ***Phase 4***---Use of UXO Teams, of up to seven people, that, with
> magnetometers to aid the search, walk in a line formation and
> investigate all surface items that are potential UXO. This activity
> usually occurs in forests where leaf and brush cover impedes visual
> sweeps. Magnetometers detect only ferrous metals. Non-UXO personnel
> who have UXO safety training can supplement teams. UOM=M^2^
>
> **.14.07 Surface Sweep (Mag and Flag)**
>
> ***Phase 4***---[Use]{.underline} of magnetometers to conduct a
> surface sweep and flags to mark anomalies detected during the sweep.
> Mag and Flag on an OE project includes dividing the site into grids,
> normally 200'x 200'. Teams of up to seven people mark off five-foot
> lanes and use magnetometers to locate all subsurface anomalies in a
> grid. Each anomaly is marked with a pin flag for future investigation.
> UOM=M^2^
>
> **.14.08 Excavate by Hand 0\' - 2\' Depth**
>
> ***Phase 4***---Manually excavate to a depth not to exceed two feet.
> Teams of up to seven people use hand tools (i.e., shovels, trowels,
> picks) to investigate subsurface anomalies and determine if they are
> UXO. Surface Sweep (Mag and Flag) and Excavation by hand can be
> combined if all team members are UXO qualified. The effort is very
> tedious and dangerous since current detection and location equipment
> give inaccurate depth. UOM=M^3^
>
> **.14.09 Excavate with Heavy Equipment Greater Than 2' Depth**
>
> ***Phase 4***---Excavate using heavy equipment in hard ground or at
> depths exceeding 2 feet. Heavy equipment is allowed to dig within 12
> inches of an anomaly. Then hand tools are used. The object is to
> safely determine if the anomaly is a UXO. UOM=M^3^
>
> **.14.10 Sifting**
>
> ***Phase 4***---Sift at sites where the area is saturated with small
> metal and the UXO items in the investigating area are safe to disturb.
> UXO teams may use a hand or mechanical sifter to separate the soil and
> debris from the UXO. UXO personnel stand at the sifter or at a
> conveyor and separate the UXO from the scrap and debris. The sifter is
> sometimes used to separate chunks of explosives from soil, and to
> separate smaller materials from larger materials by using a sieve.
> Smaller items will pass through the sieve and larger items will be
> retained on the sieve. UOM=M^3^
>
> **.14.11 Removal of Chemical Warfare Material (CWM)**
>
> ***Phase 4***---Removal of CMW material. CWM is military munitions or
> containers filled with chemical agents (e.g., Mustard Agent,
> methylphosphonothioate, Sarin, Lewisite,). UXO Teams are tasked to
> investigate anomalies at suspect CWM sites and determine if CWM items
> are present. If CWM items are found, the items are turned over to
> Technical Escort explosive-ordnance-disposal personnel and PMNSM for
> stabilization, transportation, storage and disposal. UOM=EA
>
> **.14.12 OE On-Site Destruction**
>
> ***Phase 4***---Destroy OE on-site. When UXO items are found during OE
> investigations, the normal procedure is to destroy them in place. The
> second choice is to transport them to another location on that project
> site and destroy them. . UOM=EA
>
> **.14.13 Bunkers (Temporary)**
>
> ***Phase 4***---Temporarily store explosives in bunkers. The correct
> term for an explosive storage facility is **magazine** rather than
> bunker. These bunkers are ATF approved containers for temporary
> storage of explosives and UXO that are awaiting destruction. UOM=EA
>
> **.14.9X Other**
>
> ***Phase 4***---Costs for other activities associated with ordnance
> and explosives removal and destruction. UOM=EA

## .15.00 Drums/Tanks/Structures/Miscellaneous Removal/Abatement

> **.15.01 Drum Removal**
>
> ***Phase 4***---Drum removal activities such as locating buried or
> submerged drums, excavating buried drums by machine or hand, handling
> drums, cleaning and decontaminating drums, and crushing and shredding
> drums as necessary. This activity excludes removing drum contents; see
> .20.01 and .20.03 for content removal. UOM=EA
>
> **.15.02 Tank Removal**
>
> ***Phase 4***---Tank removal activities such as locating buried or
> submerged tanks, excavating buried tanks by machine or hand, cleaning
> and decontaminating tanks, and cutting demolishing and crushing tanks.
> This activity excludes removing tank contents; see .20.01 and .20.03
> for content removal. UOM=EA
>
> **.15.03 Structure Removal**
>
> ***Phase 4***---Structure removal activities, such as removal of
> existing structures (e.g., buildings, pump stations, and out-fall
> structures) after decontamination and demolition. Use .05.04 or .14.01
> for cost of demolition, and applicable technologies (.21.xx---.31.xx,
> and .34.xx) for cost of decontamination. UOM=M^2^
>
> *.15.03.01 Foundations*
>
> ***Phase 4***---Remove building foundations after D&D. UOM=M^2^
>
> *.15.03.02 Columns*
>
> ***Phase 4***---Remove structural columns after D&D. UOM=M^2^
>
> *.15.03.03 Beams and Supports*
>
> ***Phase 4***---Remove beams and supports after D&D. UOM=M^3^
>
> *.15.03.9X Other*
>
> ***Phase 4***---Remove other items that are from, or are part of, the
> structure. UOM=M^3^
>
> **.15.04 Asbestos Abatement**
>
> ***Phase 4***---Asbestos abatement activities such as isolating work
> areas, removing or encapsulating asbestos, cleaning up, packaging
> waste for disposal, and conducting final inspections. Also included
> are HEPA filtration devices, vacuums, air-monitoring equipment, and
> amended water. UOM=M^2^
>
> *.15.04.01 Establishment of Containment Around Contaminated Material
> to be Removed*
>
> ***Phase 4***---Establish an area around the contaminated area to
> ensure containment of material. UOM=M^2^
>
> .15 .04.01.01 Temporary Barrier
>
> ***Phase 4***---Establish a temporary barrier to ensure containment of
> material. UOM=M^2^
>
> .15 .04.01.02 Tenting
>
> ***Phase 4***---Establish and maintain a tent barrier to ensure
> containment of material. UOM=M^2^
>
> .15 .04.01.03 Glovebags
>
> ***Phase 4***---Use glovebags to ensure containment of material.
> UOM=EA
>
> *.15.04.02 Air Cleaning Units*
>
> ***Phase 4***---Use HEPA filters and vacuums to stop airborne
> contamination. UOM=EA
>
> *.15.04.03 Secondary Containment*
>
> ***Phase 4***---Establish secondary containment for the work area.
> UOM=M^2^
>
> *15.04.04 Wet Asbestos Containing Material with Amended Solutions*
>
> ***Phase 4***---Use solutions to wet the asbestos-contaminated
> material to prevent airborne contamination. UOM=M^2^
>
> *.15.04.05 Cut and Remove Asbestos Containing Material*
>
> ***Phase 4***---Cut and remove asbestos-containing material. UOM=M^2^
>
> .15.04.05.01 Reciprocating Saw
>
> ***Phase 4***---Use reciprocating saw to cut and remove asbestos.
> UOM=M^2^
>
> .15.04.05.02 Portable Band Saw
>
> ***Phase 4***---Use portable band saw to cut and remove asbestos.
> UOM=M^2^
>
> .15.04.05.03 Mechanical Shears
>
> ***Phase 4***---Use mechanical shears to cut and remove asbestos.
> UOM=M^2^
>
> *.15.04.06 Prepare, Package and Remove ACM*
>
> ***Phase 4***---Prepare, package, and remove asbestos-containing
> material. UOM=M^3^
>
> *.15.04.07 Wet Brush or Clean Work Area and Surfaces*
>
> ***Phase 4***---Remove all loose material and clean work area
> surfaces. UOM=M^2^
>
> *.15.04.08 Apply Encapsulant to All Surfaces in Work Area*
>
> ***Phase 4***---Apply substance used to ensure no waste will escape
> the surfaces of the work area. UOM=M^2^
>
> *.15.04.09 Provisions for Changing, Washing, and Waste Handling*
>
> ***Phase 4***---Provide areas for workers to wash, change, and
> effectively handle waste. UOM=M^2^
>
> *.15.04.9X Other*
>
> ***Phase 4***---Perform other work associated with asbestos abatement.
> UOM=M^2^
>
> **.15.05 Piping and Pipeline Removal**
>
> ***Phase 4***---Piping/pipeline removal activities such as locating
> buried or aboveground piping; excavating buried piping by machine or
> hand; cutting, demolishing, and handling pipe; and removing concrete
> pipe pits. UOM=M
>
> **.15.06 Well Abandonment**
>
> ***Phase 4***---Well abandonment activities such as properly sealing
> and abandoning wells to eliminate physical hazards of the well and
> contaminant migration pathway and to prevent hydraulic head changes
> and the mixing of water between aquifers. Boreholes must be clear of
> obstruction prior to abandonment, obstacles must be removed from the
> well, and the well must be grouted prior to pulling the casing.
> Sealants, used to provide a watertight barrier to contaminant
> migration, consist of cement-based grout, bentonite clay, or a
> combination of these substances. In some cases, re-drilling may be
> necessary to properly abandon the well. UOM=EA
>
> ***Phase 6***---Perform surveillance and inspection of the abandoned
> well to ensure that the seals, grouts, and other measures continue to
> perform their intended purpose of preventing contaminant migration.
> UOM=EA/YR
>
> *.15.06.01 Remove Obstacles Out of Borehole*
>
> ***Phase 4***---Remove obstacles from the well shaft to be abandoned.
> UOM=LS
>
> *.15.06.02 Pull Casing*
>
> ***Phase 4***---Remove the well casing. UOM=M
>
> *.15.06.03 Well Grouting/Sealing of Annual Space*
>
> ***Phase 4***---Fill the well shaft and annulus space with grout to
> provide a barrier to contaminant migration. UOM=M^3^
>
> *.15.06.04 Aggregates*
>
> ***Phase 4***---Place aggregates in well during abandonment. UOM=M^3^
>
> *.15.06.05 Sealants- Bentonite Clay, Portland Cement, Concrete, Other*
>
> ***Phase 4***---Fill the well shaft and annulus space with bentonite
> clay, Portland cement, concrete, or other materials. UOM=M^3^
>
> *.15.06.06 Grout Pumps and Tremmie Pipe*
>
> ***Phase 4***---Utilize grout pumps and tremmie pipes for well
> abandonment. UOM=M^3^
>
> *.15.06.07 Storage Tanks*
>
> ***Phase 4***---All costs associated with using storage tanks during
> well abandonment. UOM=EA
>
> *.15.06.08 Transportation of Technology Components*
>
> ***Phase 4***---All costs associated with transporting or freight on
> board cost for those components and materials needed for well
> abandonment. UOM=KM
>
> *.15.06.09 Set up and Startup*
>
> ***Phase 4***---Perform set up and startup activities associated with
> well abandonment. UOM=LS
>
> *.15.06.9X Other*
>
> ***Phase 4***---Other costs associated with well abandonment. UOM=LS
>
> **.15.9X Other**
>
> ***Phase 4***---Costs for performing other activities associated with
> drums, tanks, structures, miscellaneous removal or abatement. UOM=LS

## .16.00 Air Pollution/Gas Collection and Control

> **.16.01 Gas/Vapor Collection Trench System**
>
> ***Phase 4***---Construct gas/vapor collection trench systems, which
> are deep narrow trenches backfilled with gravel, to form a path of
> least resistance through which gases move upward to a collection
> apparatus. Assemblies include excavation, backfill, geotextile liners,
> well point dewatering, and a ventilation system for the site. UOM=M
>
> ***Phase 5***---O&M activities such as replacing parts and consumable
> materials, cleaning components, making repairs, and performing other
> activities for proper and optimal operation of the gas/vapor
> collection trench system. UOM=M/YR
>
> ***Phase 6***---Perform long-term surveillance, maintenance, and
> monitoring activities needed to ensure compliance with requirements.
> UOM=M/YR
>
> **.16.02 Gas/Vapor Collection Well System**
>
> ***Phase 4***---Construct gas/vapor collection wells to permit the
> venting of underground gases to a collection well system in order to
> prevent migration or buildup. Collection and monitoring activities
> include drilling rig setup, well drilling, handling of cuttings/water,
> casing, casing removal, placing gravel pack material, grouting, wet
> well and well development/testing, well screening, capping, well house
> installation, well pump and instrumentation installation, well piping,
> installing valves and fittings, and electrical connections. Also
> included are blowers and/or compressors, piping, meters, and control
> systems. Gas treatment is not included in the costs of this element.
> Gas/vapor collection should not be confused with the soil vapor
> extraction process listed under Soil Vapor Extraction (.25.17). UOM=EA
>
> ***Phase 5***---O&M activities such as replacing parts and consumable
> materials, cleaning components, making repairs, and performing other
> activities for proper and optimal operation of gas/vapor collection
> well system. UOM=EA/YR
>
> ***Phase 6***---Perform long-term surveillance, maintenance, and
> monitoring activities needed to ensure compliance with requirements.
> UOM=EA/YR
>
> **.16.03 Gas/Vapor Collection at Lagoon Cover**
>
> ***Phase 4***---Construct the subsystem for venting gases and vapors
> at lagoon covers to prevent migration or buildup. Assemblies include
> collection hose, tank, vacuum blower/compressor, valves, boxes, and
> manholes. UOM=M^2^
>
> ***Phase 5***---O&M activities such as replacing parts and consumable
> materials, cleaning components, making repairs, and performing other
> activities for proper and optimal operation of gas/vapor collection at
> lagoon covers. UOM=M^2^/YR
>
> ***Phase 6***---Perform long-term surveillance, maintenance, and
> monitoring activities needed to ensure compliance with requirements.
> UOM=M^2^/YR
>
> **.16.04 Fugitive Dust/Vapor/Gas Emissions Control**
>
> ***Phase 4***---Install fugitive dust/vapor/gas emissions control
> systems to prevent the spread of airborne contaminants. Assemblies
> include sprayed chemical dust suppressants, wind fences/screens,
> synthetic covers over waste piles, and water spraying. See also
> specific gas technologies under elements .21.xx---.31.xx and .34.xx.
> UOM=M^2^
>
> ***Phase 5***---O&M activities such as replacing parts and consumable
> materials, cleaning components, making repairs, and performing other
> activities for proper and optimal operation of fugitive/vapor/gas
> emission control system. UOM=M^2^/YR
>
> ***Phase 6***---Perform long-term surveillance, maintenance, and
> monitoring activities needed to ensure compliance with various
> requirements. UOM=M^2^/YR
>
> **.16.9X Other**
>
> ***Phase 4***---Construct or install other devices or elements
> associated with air pollution or gas collection and control. UOM=M^2^
>
> ***Phase 5***---O&M of other devices or elements associated with air
> pollution or gas collection and control. UOM=M^2^/YR
>
> ***Phase 6***---Long-term surveillance, maintenance, and monitoring of
> other devices or elements associated with air pollution or gas
> collection and control. UOM=M^2^/YR

## .17.00 Surface Water/Sediments Containment, Collection, and Control

> **.17.01 Dredging/Excavating**
>
> ***Phase 4***---Dredge and excavate. Dredging is the removal of
> sediment and sludge with overlying water. Dredging may be used to
> remove sediments in contaminated settling basins, lagoons, and
> retention ponds. Dredging includes hydraulic, mechanical, and
> pneumatic dredges using cutterheads, bucket dredges, wheel dredges,
> and suction dredging. Excavating is the removal of soils, solids, or
> contaminated materials from the ground. Dredging/excavating during
> Phase 4 is for purposes of first-time construction or action.
> Maintenance and operation of the dredging or excavating equipment is
> considered part of the dredging or excavating cost. This cost will be
> included in the price a contractor bids. See also Excavation and
> Earthwork under.05.05. UOM=M^3^
>
> ***Phases 5 and 6***---Dredge and excavate to maintain the system for
> ongoing operations. For example, this includes dredging or excavating
> sediments or deposits in a weir, plume, or channel. . UOM=M^3^
>
> *^.^17.01.01 Hydraulic*
>
> ***Phases 4-6***---Use of hydraulic-powered equipment for dredging and
> excavating. UOM=M^3^
>
> *.17.01.02 Mechanical*
>
> ***Phases 4-6***---Use of mechanical equipment for dredging and
> excavating. UOM=M^3^
>
> *.17.01.03 Pneumatic*
>
> ***Phases 4-6***---Use of pneumatic-powered equipment for dredging and
> excavating. UOM=M^3^
>
> *.17.01.9X Other*
>
> ***Phases 4-6***---Use of other methods for dredging and excavating.
> UOM=M^3^
>
> **.17.02 Berms**
>
> ***Phase 4***---Construct ing berms, which are earthen structures to
> control contaminated surface water by diverting its flow. The primary
> purpose of berms is to divert surface runoff that has entered a
> contaminated area and must be collected. Activities include excavating
> and backfilling, hauling, pumping to dry the site, and placing
> drainage facing materials. UOM=M^3^
>
> ***Phases 5 and 6***---Maintain the berm performing activities such as
> inspection, replacement of materials, clearing of area, making
> repairs, and other activities to ensure structural stability of the
> berm. UOM=M/YR
>
> *.17.02.01 Rock Excavation*
>
> ***Phase 4***---Perform rock excavation during the construction of the
> berm. UOM=M^3^
>
> *.17.02.02 Excavation/Fill*
>
> ***Phase 4***---Perform excavation and fill activities during the
> construction of the berm. UOM=M^3^
>
> *.17.02.03 Backfill*
>
> ***Phase 4***---Backfill of areas during the construction of the berm.
> UOM=M^3^
>
> *.17.02.04 Borrow*
>
> ***Phase 4***---Perform borrow operations during the construction of
> the berm. UOM=M^3^
>
> *.17.02.05 Hauling*
>
> ***Phase 4***---Haul earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.06 Spread*
>
> ***Phase 4***---Spread earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.07 Grading*
>
> ***Phase 4***---Grade earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.08 Compaction*
>
> ***Phase 4***---Compact earthen material during the construction of
> the berm. UOM=M^3^
>
> *.17.02.09 Scarification*
>
> ***Phase 4***---Scarify earthen material during the construction of
> the berm. UOM=M^3^
>
> *.17.02.10 Harrowing*
>
> ***Phase 4***---Harrow earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.11 Tracking*
>
> ***Phase 4***---Track earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.12 Contour Furrowing*
>
> ***Phase 4***---Perform contour furrowing during the construction of
> the berm. UOM=M^3^
>
> *.17.02.13 Stockpiling*
>
> ***Phase 4***---Stockpile earthen material during the construction of
> the berm. UOM=M^3^
>
> *.17.02.14 Topsoil*
>
> ***Phase 4***---Apply topsoil during the construction of the berm.
> UOM=M^3^
>
> *.17.02.15 Settlement Markers*
>
> ***Phase 4***---Place settlement markers during the construction of
> the berm. UOM=EA
>
> *.17.02.16 Stripping*
>
> ***Phase 4***---Strip earthen material during the construction of the
> berm. UOM=M^3^
>
> *.17.02.17 Riprap*
>
> ***Phase 4***---Place riprap during the construction of the berm.
> UOM=M^3^
>
> *.17.02.9X Other*
>
> ***Phase 4***---Other costs associated with construction of berms.
> UOM=M^3^
>
> **.17.03 Floodwalls**
>
> ***Phase 4***---Construct floodwalls. Floodwalls are structures used
> to protect land from flooding and inundation. Activities include
> excavation and backfill, hauling, pumping to dry the site, concrete
> placement or construction of other structures, etc. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain the flood walls with activities such
> as inspecting the area, replacing materials, clearing the area, making
> repairs, and performing other activities to ensure structural
> stability of the berm.. UOM=M^2^/YR
>
> *.17.03.01 Excavation*
>
> ***Phase 4***---Excavate during the construction of floodwalls.
> UOM=M^3^
>
> *.17.03.02 Backfill*
>
> ***Phase 4***---Backfill areas during the construction of the
> floodwall. UOM=M^3^
>
> *.17.03.03 Concrete*
>
> ***Phase 4***---Pour and place concrete during construction of
> floodwall. UOM=M^3^
>
> *.17.03.9X Others (Use Numbers 90-99)*
>
> ***Phases 4-6***---Other costs associated with construction of
> floodwalls. UOM=M^3^
>
> **.17.04 Levees/Dams/Dike**
>
> ***Phase 4***---Construct levees, dams, and dikes used to prevent a
> body of contaminated water from overflowing. Activities include
> excavation and backfill, hauling, drainage facing materials, pumping
> to dry the site and other activities required for constructing the
> structures. UOM=M^3^
>
> ***Phases 5 and 6***---Maintain the levees, dams, and dikes with
> activities such as inspection, replacement of materials, clearing of
> area, making repairs, and other activities to ensure structural
> stability of the levees/dams/dike. UOM=M^3^/YR
>
> *.17.04.01 Rock Excavation*
>
> ***Phase 4***---Perform rock excavation during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.02 Excavation/Fill*
>
> ***Phase 4***---Perform excavation and fill activities during the
> construction of the levees/dams/dike. UOM=M^3^
>
> *.17.04.03 Backfill*
>
> ***Phase 4***---Backfil areas during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.04 Borrow*
>
> ***Phase 4***---Borrow during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.05 Hauling*
>
> ***Phase 4***---Haul earthen material during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.06 Spreading*
>
> ***Phase 4***---Spread earthen material during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.07 Grading*
>
> ***Phase 4***---Grade earthen material during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.08 Compaction*
>
> ***Phase 4***---Compact earthen material during the construction of
> the levees/dams/dike. UOM=M^3^
>
> *.17.04.09 Scarification*
>
> ***Phase 4***---Scarify earthen material during the construction of
> the levees/dams/dike. UOM=M^3^
>
> *.17.04.10 Harrowing*
>
> ***Phase 4***---Harrow of earthen material during the construction of
> the levees/dams/dike. UOM=M^3^
>
> *.17.04.11 Tracking*
>
> ***Phase 4***---Track earthen material during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.12 Contour Furrowing*
>
> ***Phase 4***---Perform contour furrowing during the construction of
> the levees/dams/dike. UOM=M^3^
>
> *.17.04.13 Stockpiling*
>
> ***Phase 4***---Stockpile earthen material during the construction of
> the levees/dams/dike. UOM=M^3^
>
> *.17.04.14 Topsoil*
>
> ***Phase 4***---Apply topsoil during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.15 Settlement Markers*
>
> ***Phase 4***---Place settlement markers during the construction of
> the levees/dams/dike. UOM=EA
>
> *.17.04.16 Stripping*
>
> ***Phase 4***---Strip earthen material during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.17 Riprap*
>
> ***Phase 4***---Place riprap during the construction of the
> levees/dams/dike. UOM=M^3^
>
> *.17.04.9X Other*
>
> ***Phase 4***---Other costs associated with construction of
> levees/dams/dikes. UOM=M^3^
>
> **.17.05 Terraces and Benches**

***Phase 4***---Construct terraces and benches for controlling
contaminated surface water runoff by intercepting the flow of water
before it causes erosion. Activities include site preparation,
excavation and backfill, hauling, soil stabilization, pumping to dry the
site, geotechnical testing, and placing drainage facing materials. UOM=M

> ***Phases 5 and 6***---Maintain terraces and benches with activities
> such as inspecting the area, replacing materials, clearing the area,
> making repairs, and performing other activities to ensure structural
> stability of the terraces and benches. UOM=M/YR
>
> **.17.06 Channels/Waterways/Ditches**
>
> ***Phase 4***---Construct a pathway for moving and directing water,
> liquids, or other contaminated fluids. Construction activities include
> excavating, pumping to dry the site, pouring concrete, filling, doing
> form work, and laying ripraps. UOM=M^3^
>
> ***Phases 5 and 6***---Maintain channels, waterways, ditches with
> activities such as inspecting the area, replacing materials, clearing
> the area, making repairs, and performing other activities to maintain
> the channels/waterways/ditches. UOM=M/YR
>
> **.17.07 Chutes or Flumes**
>
> ***Phase 4***---Construct chutes and flumes. Chutes and flumes are
> natural or man-made channels that divert contaminated water away from
> a given area. Activities include grading, building earthwork, pouring
> concrete, doing formwork, reinforcing steel, and laying riprap. UOM=M
>
> ***Phases 5 and 6***---Maintain chutes and plumes with activities such
> as inspecting the area, replacing materials, clearing the area, making
> repairs, and performing other activities to maintain the chutes and
> flumes. UOM=M/YR
>
> **.17.08 Sediment Barriers**
>
> ***Phase 4***---Construct sediment barriers to control the amount of
> sediments that are suspended and transported by the flow of
> contaminated surface water. Activities include silt fencing,
> installing straw bales, pumping, and excavating/grading temporary
> sediment basins. UOM=M
>
> ***Phases 5 and 6***---Maintain sediment barriers with activities such
> as inspecting the area, replacing materials, clearing areas, making
> repairs, and performing other activities to maintain the sediments
> barriers. UOM=M/YR
>
> **.17.09 Storm Drainage (See X.05.28 for Storm Sewer)**
>
> ***Phase 4***---Construct and/or install piping, junction boxes,
> manholes, inlets, invert construction, grates, covers, headwalls,
> riprap, excavation, and backfill for storm water drainage in
> contaminated areas. UOM=M
>
> ***Phases 5 and 6***---Maintain storm drainage with activities such as
> inspecting areas, replacing materials, clearing the area, making
> repairs, and performing other activities to maintain the storm drains.
> UOM=M/YR
>
> **.17.10 Lagoons/Basins/Tanks**
>
> ***Phase 4***---Construct lagoons/basins/tanks (Also see Element
> .13.08) for storing liquid wastes. Activities include constructing
> earth structures, liners, spillways, intake/outlet structures,
> underground tanks, aboveground tanks, concrete retention basins, and
> overtopping alarm systems. The element also includes excavation and
> earthwork, ripraps, construction of pumping stations and controls,
> lift stations and controls, manholes, piping and fittings, hosing, and
> holding tanks. UOM=M^3^
>
> ***Phases 5 and 6***---Maintain lagoons/basins/tanks with activities
> such as inspecting the area, replacing materials, clearing the area,
> making repairs, and performing other activities to maintain the
> lagoons/basins/tanks. UOM=M^2^/YR
>
> **.17.11 Pumping/Draining/Collection**
>
> ***Phase 4***---Pump or drain aboveground or underground tanks and
> basins and collect other liquids. This element also includes
> inspection, replacement of materials, clearing of area, making
> repairs, and other activities to maintain the pumps, drains, and
> collection system during the removal process. UOM=M^3^
>
> ***Phases 5 and 6***---Remove liquid and sludge as part of O&M
> activities. Such activities will occur as there are leaks and
> infiltration into structures that requires the removal of the waste.
> The element also includes inspecting of area, replacing materials,
> clearing of area, making repairs, and other activities to maintain the
> pumps, drains and collection system during the removal process.
> UOM=M^3^
>
> **.17.12 Erosion Control**
>
> ***Phase 4***---Establish turf and plant trees, shrubs, and ground
> covers for erosion control.. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain erosion control with activities such
> as inspection, replacement of materials, clearing of area, making
> repairs, and performing other activities to ensure proper erosion
> control. This element also includes mowing of established turf.
> UOM=M^2^/YR
>
> **.17.13 Aquatic Barrier**
>
> ***Phase 4***---Construct or install an aquatic barrier system, an
> impassable barrier and/or fish guidance system within a stream channel
> or waterway to restrict fish from entering and/or exiting the system
> or to guide fish to more appropriate areas within the aquatic system.
> The system may be a physical structure; a mechanical, sonic, or
> electrical field, or a strobe-stimulated or pressure-induced system
> that may be permanently deployed within the stream system or activated
> to correspond to critical fish movements or migrations. . UOM=M^2^
>
> ***Phases 5 and 6***---Maintain aquatic barriers with activities such
> as inspecting the area, replacing materials, clearing the area, making
> repairs, and performing other activities that ensure proper
> functioning of the aquatic barrier system. UOM=M^2^/YR
>
> **.17.14 Sediment Capping**
>
> ***Phase 4***---Construct a sediment cap to contain contaminated soil
> and solids. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain sediment capping with activities such
> as inspecting the area, replacing materials, clearing the area, making
> repairs, and performing other activities to ensure proper functioning
> of the sediment cap. UOM=M^2^/YR
>
> **.17.9X Other**
>
> ***Phase 4***---Construct or install other devices or elements
> associated with surface water, sediments containment, collection and
> control. UOM=M^2^
>
> ***Phases 5 and 6***---Perform maintenance activities such as area
> inspection, replacing materials, clearing of area, and making repairs
> on other surface water, sediments containment, collection and control
> devices or elements. UOM=M^2^/YR

## .18.00 Groundwater Containment, Collection, or Control

> **.18.01 Extraction Wells**
>
> ***Phase 4***---Construct extraction wells, typically used for pumping
> groundwater. Extraction well construction activities include: set up
> the drill, drill the well, handle cuttings/water, install casing,
> remove casing, install gravel pack material, grout, install wet well,
> develop/test the well, install well screens, cap, construct the well
> house, and install the well pump and instrumentation, well piping,
> valves, fittings, electrical and other components. UOM=EA
>
> ***Phase 5***---Operate and maintain extraction wells with activities
> such as inspect the site, replace components, clear the area, make
> repairs, and perform other activities to ensure proper functioning of
> injection wells. UOM=EA/YR
>
> ***Phase 6***---Perform long- term surveillance, maintenance, and
> monitoring activities associated with abandoned wells to ensure there
> are no contaminant pathways or leakage of contaminants. UOM=EA/YR
>
> **.18.02 Injection Wells**
>
> ***Phase 4***---Construct injection wells for injecting liquid wastes
> deep underground between geologically impermeable layers, usually of
> clay or shale, to contain or remove the contaminant plume, to direct
> contaminants to the extraction wells, or to lower the water table to
> prevent it from intercepting buried hazardous, toxic, and radioactive
> contaminants. Injection well installation activities include drilling
> rig set up, well drilling, well construction, handling of
> cuttings/water, casing, casing removal, gravel pack material, grout,
> wet well, well developing/testing, well screen, capping, well house,
> well pump and instrumentation, well piping, valves, fittings,
> electrical, and other components. UOM=EA
>
> ***Phase 5***---Operate and maintain injection wells with activities
> such as inspection, replacement of components, clearing of area,
> making repairs, and other activities ensure proper functioning of
> injection wells.. UOM=EA/YR
>
> ***Phase 6***---Long-term surveillance, maintenance, and monitoring
> activities associated with injection wells to ensure there are no
> contaminant pathways or leakage of contaminants. UOM=EA/YR
>
> **.18.03 Subsurface Drainage/Collection/French Drain**
>
> ***Phase 4***---Construct subsurface drainage collection systems.
> Drainage/collection items associated with constructing a site
> subsurface gravity drainage and collection system. Assemblies include
> trench excavation and shoring, geotextile fabrics, liners, manholes,
> pumping, piping and fittings, hosing, and holding tanks. UOM=M
>
> ***Phases 5 and 6***---Maintain subsurface drainage/collection/French
> drains with activities such as inspecting the area, replacing
> components, clearing the area, making repairs, and performing other
> activities to ensure proper functioning of subsurface drainage and
> collection system. UOM=M/YR
>
> **.18.04 Slurry Walls**
>
> ***Phase 4***---Construct slurry walls, trenches, typically 24-36
> inches thick, excavated through pervious materials to a relatively
> impervious underlying stratum and backfilled with a soil/bentonite or
> cement/bentonite slurry mixture. Slurry walls provide a vertical
> barrier to reduce the horizontal permeability of soil. Slurry wall
> construction includes excavation, bentonite slurry makeup, and
> backfill/slurry displacement. The operation of batch plant equipment
> such as storage tanks, ponds, grout plants, circulation pumps and
> batch mixers are also included. . UOM=M^2^
>
> ***Phases 5 and 6***---Maintain slurry wells with activities such as
> inspecting areas, replacing materials, making repairs, and performing
> other activities to ensure stability of the slurry wall. UOM=M^2^/YR
>
> **.18.05 Grout Curtain**
>
> ***Phase 4***---Construct grout curtains, an impenetrable barrier
> placed to prevent further contaminant migration by drilling into
> pervious rock formations at spaced intervals and injecting
> cement-based grouts under pressure. Grout curtain items include
> drilling rig, grout materials, on-site batch plants, grout pumps, and
> grout injection monitors.
>
> UOM=M^2^
>
> ***Phases 5 and 6***---Maintain grout curtains with activities such as
> inspecting the area, replacing materials, clearing the area, making
> repairs, and performing other activities to ensure the stability of
> the grout curtain. UOM=M^2^/YR
>
> **.18.06 Sheet Piling**
>
> ***Phase 4***---Install sheet piling as an impervious barrier to
> contaminant migration once it is driven to an impervious underlying
> stratum. This element includes all materials, labor, and equipment to
> drive sheet piling and pull/salvage, if required. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain sheet piling with activities such as
> inspecting the area, replacing components, clearing the area, making
> repairs, and performing other activities to ensure the proper
> functioning of the sheet piling. UOM=M^2^/YR
>
> **.18.9X Other**
>
> ***Phase 4***---Construct or install other devices or elements
> associated with ground water containment, collection, and control.
> UOM=M^2^
>
> ***Phases 5 and 6***---Perform maintenance activities such as
> inspecting the area, replacing materials, clearing the area, and
> making repairs on other ground water containment, collection and
> control devices or elements. UOM=M^2^/YR

## .19.00 Solids/Soils Containment (e.g., Capping/Barrier) Collection or Control

> **.19.01 Contaminated Soil Collection (Excavation)**
>
> ***Phase 4***---Remove soil contaminated by hazardous, toxic, or
> radioactive contaminants. The cost of purchasing, hauling, loading,
> placing, and compacting clean fill also is captured with this element.
> Collection equipment includes excavator, front-end loader, backhoe,
> gradall, clamshell, dragline, and other mechanical means. Cost of
> revegetation is captured under .05 Site Work and is not included in
> this element. UOM=M^3^
>
> ***Phase 5***---Inspect contaminated soil to ensure it complies with
> Federal, state, and local rules and regulations. UOM=M^3^/YR
>
> **.19.02 Waste Containment, Portable (Furnish/Fill)**
>
> ***Phase 4***---Perform waste containment activities such as procuring
> containers and the labor to fill them with liquid, sludges, or solid
> hazardous, toxic, and radioactive contaminants. Examples of containers
> are open-top sludge containers, closed-top sludge containers, roll-off
> containers, open head drums, spill containment vessels, spill
> containment pallets, storage tanks, drum liners, over packs, and lab
> packs. UOM=M^3^
>
> ***Phase 5***---Maintain integrity of waste containement with
> activities such as inspecting the area, clearing the area, and
> performing other activities to ensure wastes are not exposed to the
> environment and that the integrity of containers is maintained.
> UOM=M^3^/YR
>
> **.19.03 Upper Vegetative (Topsoil) Layer**
>
> ***Phase 4***---Install an upper vegetative layer at the top of a cap.
> This element includes soil cover or topsoil placed to support
> vegetation and plant life. Upper vegetative layers are usually placed
> to reduce erosion and to protect the bottom layers. See also .05.02,
> Cleanup/Landscaping/Revegetation. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain upper vegatative layers with
> activities such as inspecting the area, replacing components, clearing
> the area, mowing, reseeding, making repairs, and performing other
> activities to ensure the integrity of the upper vegetative layer is
> maintained. UOM=M^2^/YR
>
> **.19.04 RCRA C Cap**
>
> ***Phase 4***---Install a RCRA Subtitle C cap for use in RCRA
> hazardous waste applications. These caps generally consist of a 2-foot
> thick upper vegetative layer, a 12-inch drainage layer of sand, and a
> low-permeability layer comprising a synthetic liner over 2 feet of
> compacted clay. Gas vent layers allow trapped gas to be collected and
> treated. A 12-inch thick layer of native soil or sand acts as a
> foundation for the cap. The compacted clay liners are effective if
> they retain a certain moisture content but are susceptible to cracking
> if the clay material is desiccated. As a result, alternate cap designs
> are usually considered for arid environments. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain a RCRA C Cap with activities such as
> inspecting the cap, replacing components, clearing the area, making
> repairs, and performing other activities to ensure the integrity of
> the cap is maintained. UOM=M^2^/YR
>
> **.19.05 RCRA D Cap**
>
> ***Phase 4***---Install a RCRA Subtitle D cap consisting of a 6-inch
> upper vegetative layer, and an 18-inch thick layer of earthen material
> with permeability coefficient of 1x 10^-5^ cm/sec or lower. RCRA D
> landfills are for non-hazardous solid waste. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain a RCRA D Cap with activities such as
> inspecting the cap, replacing components, clearing the area, mowing,
> reseeding, making repairs, and performing other activities to ensure
> the integrity of the cap is maintained. UOM=M^2^/YR
>
> **.19.06 Asphalt/Concrete Layer**
>
> ***Phase 4***---Construct an asphalt or concrete barrier to provide a
> contact and infiltration barrier between the landfill and the
> aboveground environment. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain an asphalt/concrete layer with
> activities such as inspecting the barrier, replacing materials,
> repairing caps, clearing the area, and performing other activities to
> ensure the integrity of the barrier. UOM=M^2^/YR
>
> **.19.07 Landfill Cap Enhancements**
>
> ***Phase 4***---Make enhancements to the landfill cap to reduce or
> eliminate contaminant migration. Water harvesting and vegetative
> covers (.19.03) are two types of landfill cover enhancements. Water
> harvesting uses runoff enhancement to manage landfill site water
> balance. This can be achieved with metal rain gutter placed parallel
> to the slope. The percentage of runoff increases when gutter coverage
> increases. However, too much coverage (40%) has little effect on
> runoff enhancement. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain landfill cap enhancements with
> activities such as inspecting the enhancements, replacing, repairing
> enhancements, clearing the area, and performing other activities to
> ensure the integrity of the enhancements. UOM=M^2^/YR
>
> **.19.08 Engineered Barrier**
>
> ***Phase 4***---Construct a single or a multilayer barrier to prevent
> infiltration of water into a contaminated area or a landfill. Barrier
> materials, placed beneath the contaminated material can consist of
> geomembranes, geotextiles, soil, clay, or rocks. Critical components
> include barrier layers and drainage layers to collect the leachate in
> case of a barrier leakage. UOM=M^2^
>
> ***Phases 5 and 6***---Maintain engineered barriers with activities
> such as inspecting the barrier, replacing components, clearing the
> area, making repairs, and performing other activities to ensure the
> integrity of the barrier. UOM=M^2^/YR
>
> **.19.9X Other**
>
> ***Phase 4***---Construct or install other devices or elements
> associated with solid/soils containment, collection, and control.
> UOM=M^2^
>
> ***Phases 5 and 6***---Perform maintenance activities such as
> inspecting the devices or elements, replacing components, clearing the
> area, and making repairs on other solids/soil containment, collection,
> and control devices or elements. UOM= M^2^/YR

## .20.00 Liquid Waste/Sludge (e.g., UST/AST) Containment, Collection, or Control

> **.20.01 Industrial Vacuuming**
>
> ***Phase 4***---Construct/install industrial vacuuming units for
> removing wastes contained in tanks, containers, surface impoundment,
> or process vessels by pumping or pneumatic conveyance. Also see .17.11
> and .20.03. UOM=M^3^
>
> ***Phase 5***---Remove industrial waste resulting from ongoing
> activities, leaks, or infiltration; operate the industrial vacuum
> unit; repairing the unit; and replace components. UOM=M^3^
>
> **.20.02 Radioactive Specific Waste Containment**
>
> ***Phase 4***---Contain radioactive specific waste by procuring fill
> containers and the labor to fill them with low-level and high-level
> radioactive liquid waste. Examples of containers are Low Specific
> Activity (LSA) waste containers, LSA drum over packs, LSA laundry
> containers, strong-tight containers, Type A containers, Type B
> shipping containers, lead-shielded containers, reusable containers,
> and special use containers. UOM=M^3^
>
> ***Phase 5***---Maintain radioactive specific waste containment with
> activities such as inspecting the containers, clearing the area, and
> performing other activities to ensure wastes are not exposed to the
> environment and that the integrity of the containers is maintained.
> UOM=M^3^
>
> **.20.03 Pumping/Draining/Collection**
>
> ***Phase 4***---Construct/install pumping/drainage/collection
> systemswork associated with removing liquid wastes from drums, tanks,
> and basins. UOM=M^3^
>
> ***Phase 5***---Pump/drainage/collection of liquid as part of O&M
> activities, e.g., such as when leaks occur or liquids infiltrate.
> Activities such as inspecting the area, replacing components, clearing
> areas, making repairs, and performing other activities to maintain the
> pumps, drains, and collection system are also included. UOM=M^3^
>
> **.20.9X Other**
>
> ***Phase 4***---Construct or install other devices or elements
> associated with liquid waste/sludge collection and containment.
> UOM=M^3^
>
> ***Phase 5***---Perform maintenance activities such as inspecting the
> devices or elements, replacing components, clearing the area, and
> making repairs on other liquid waste/sludge collection and containment
> devices or elements. UOM=M^3^

## .21.00 In-situ Biological Treatment

> **.21.01 Biological Barriers**
>
> ***Phase 4***---Install a biological barrier across the flow path of a
> contaminant plume, allowing the water portion of the plume to move
> through the barrier and contaminants to be captured on sorbent
> material. The sorbent barrier consists of materials that retard the
> movement of organic materials and microbes that biodegrade the sorbed
> organic while prohibiting the movement of biologically degradable
> contaminants. The barrier volume provides localized control of in-situ
> environment, such as nutrients, co-substrates, or electron donors or
> acceptors, to optimize biodegradation. UOM=M^2^
>
> ***Phase 5***---Maintain biological barriers with activities such as
> inspecting the barrier, replacing nutrients or chemical, clearing the
> area, and performing other activities to maintain the biological
> barrier system. UOM=M^2^/YR
>
> **.21.02 Reserved for Future Use**
>
> **.21.03 Bioventing**
>
> ***Phase 4***---Aerate subsurface soils, using injected air as the
> oxygen source, to stimulate in-situ biological activity and promote
> biodegredation of compounds amenable to biodegredation under aerobic
> conditions. In contrast to soil vapor extraction, bioventing is
> designed to maximize in-site biodegredation, rather then
> volatilization of amenable compounds. Thus, bioventing systems usually
> operate at much lower per-well airflow rates than soil vapor
> extraction systems. This element includes the cost of drilling wells
> and the equipment required for bioventing including well casing,
> manifold piping, and blower(s). These activities can also use
> Extraction Wells (.18.01) and Injection Wells (.18.02.) for drilling
> and well development costs. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the bioventing
> system, replacing materials and parts, clearing the area, making
> repairs, and performing other activities to maintain the pumps and
> system. UOM=M^3^/YR
>
> **.21.04 Cometabolic Treatment**
>
> ***Phase 4***---Construction associated with using cometabolic
> treatment, an emerging application involving the injection of water
> containing dissolved primary substrate (e.g., methane, toluene) and
> oxygen into groundwater to support the cometabolic breakdown of
> targeted organic contaminants. Co-metabolism is one form of secondary
> substrate transformation in which enzymes produced for primary
> substrate oxidation are capable of fortuitously degrading the
> secondary substrate even though the secondary substrates do not afford
> sufficient energy to sustain the microbial population. The addition of
> methane or methanol supports methanotrophic activity, which has been
> demonstrated effective to degrade chlorinated solvents, such as vinyl
> chloride and TCE, by cometabolism. Although toluene, propane and
> butane are used to stimulate a different class of microorganisms, not
> methanotrophs, they have been used successfully for supporting
> cometabolism of TCE. This element does not include drilling cost or
> well-development costs. If necessary, use Extraction Wells (.18.01)
> and Injection Wells (.18.02.) for drilling and well development costs.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, replacing
> nutrients, replacing components, clearing the area, making repairs,
> and performing other activities to maintain the system. UOM=M^3^/YR
>
> **.21.05 Constructed Wetlands**
>
> ***Phase 4***---Construction associated with using natural geochemical
> and biological processes inherent in an artificial wetland ecosystem
> to accumulate and remove metals, explosives, and other contaminants
> from influent waters. The process can be a filtration or degradation.
> Although this technology incorporates principal components of wetland
> ecosystems, including organic soils, microbial fauna, algae, and
> vascular plants, microbial activity is responsible for most of the
> remediation. This element includes excavating to construct the
> wetland, planting wetland flora, incorporating organic soil and
> microbial fauna, and performing other activities essential for wetland
> construction. UOM=M^2^
>
> ***Phase 5***---Inspect and maintain the site. UOM=M^2^/YR
>
> **.21.06 Enhanced Bioremediation**
>
> ***Phase 4***--- Construction associated with using indigenous or
> inoculated microorganisms (i.e., fungi, bacteria, and other microbes)
> to degrade (metabolize) organic contaminants found in soil and/or
> groundwater. Enhanced bioremediation accelerates the rate of
> bioremediation by increasing the concentrations of electron acceptors,
> nutrients, or limiting inorganic in groundwater, surface water,
> leachate, soil, and other media. If necessary, use Extraction Wells
> (.18.01) and Injection Wells (.18.02.) for drilling and
> well-development costs. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, replacing
> nutrients and chemicals, clearing the area, making repairs, and
> performing other activities to maintain the pumps to enhance
> bioremediation. UOM=M^3^/YR
>
> **.21.07 Land Treatment**
>
> ***Phase 4***---Systematically treat land involving the dynamic
> interaction of waste, soil, and biological activity to degrade,
> transform, and immobilize waste constituents. Land treatment is a
> bioremediation technology in which contaminated soils, sediments, or
> sludge are turned over (i.e., tilled) to aerate, and allowed to
> interact with the soil and climate at the site. Tilling also allows
> for mixing of nutrients, waste, and microorganisms, which enhance the
> biological activity. UOM=M^2^
>
> ***Phase 5***---Inspect and maintain the area under land treatment.
> UOM=M^2^/YR
>
> **.21.08 Natural Attenuation**
>
> ***Phases 4 and 6***---Employ natural processes such as dilution,
> dispersion, volatilization, biodegradation, adsorption, and chemical
> reactions with soil materials, that allow for reduction of contaminant
> concentrations to acceptable levels. Consideration of this option
> requires modeling and evaluation of contaminant degradation rates and
> pathways. The primary objective of site modeling is to demonstrate
> that natural processes of contaminant degradation will reduce
> contaminant concentrations below regulatory standards before potential
> exposure pathways are completed. In addition, Sampling and sample
> analysis must be conducted throughout the process to confirm that
> degradation is proceeding at rates consistent with meeting cleanup
> objectives. Note: Natural attenuation is not the same as \"no
> action.\" In all cases, extensive site characterization is required.
> Use .07, .08, and .09 for characterization and sampling efforts.
> UOM=M^2^
>
> **.21.09 Phytoremediation**
>
> ***Phase 4***---Employ phytoremediation, a process that uses plants to
> remove, transfer, stabilize, and destroy organic/inorganic
> contamination in soil, sediments, groundwater, surface water, and
> leachate. There are several ways plants can be used for the
> phytoremediation. These mechanisms include enhanced rhizosphere
> biodegradation, hydraulic control, phyto-degradation and
> phyto-volatilization. This element includes the cost of purchasing
> plants, planting, adding nutrients or chemicals, and other essential
> costs. UOM=M^2^
>
> ***Phase 5***---Inspect and maintain the site and provide moisture and
> food to plants. UOM=M^2^/YR
>
> **.21.10 Baroball**
>
> ***Phase 4***---Install a Baroball to enhance barometric pumping to
> remove volatile organic compounds from the soil by taking advantage of
> changes in barometric pressure above and below ground. When the
> subsurface pressure is higher, contaminants naturally move upward
> where they can be treated/released. The Baroball significantly
> increases the effectiveness of barometric pumping by preventing the
> inflow of air into a venting well when atmospheric pressures reverse,
> a condition that can reduce contaminant removal by diluting and
> disbursing the pollutant. Its design consists of a simple plastic
> sphere that seals the well from incoming surface air. Baroballs
> utilize a CPT truck for well installation. UOM=EA

***Phase 5***---Inspect the Baroball system and maintain the system to
ensure proper operation. UOM=EA/YR

> **.21.9X Other**
>
> ***Phase 4***---Construct or install other in-situ biological
> treatment systems. UOM=M^2^
>
> ***Phases 5 and 6***---Perform O&M activities such as inspecting the
> system, replacing materials, clearing the area, and making repairs on
> other in-situ biological treatment. UOM=M^2^/YR

## .22.00 Ex-situ Biological Treatment

> **.22.01 Activated Sludge**
>
> ***Phase 4***--- Construction associated with using activated
> sludges---sludges that contain living organisms that are agitated and
> aerated to promote biological growth---to treat wastewater containing
> biodegradable organic compounds. Note: All activated sludge systems
> are not sequencing batch reactors. Sequencing batch reactors are one
> of about a dozen variations of activated sludge treatment and do not
> necessarily have to be aerated. Activated sludge assemblies include
> reactors, aerators, aerobic bacteria (maintained in suspension),
> settling tanks, and recycling lines for the settled biomass. Costs do
> not include pumping contaminated water to the treatment plant.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting activated sludge
> reactors, replacing components, cleaning areas making repairs, and
> performing other activities to maintain the reactor. UOM=M^3^/YR
>
> **.22.02 Reserved for Future Use**
>
> **.22.03 Biopile (Bioheap, Biomound)**
>
> ***Phase 4***--- Construction associated with using biopile processes.
> Biopile treatment/composting is a controlled biological process for
> converting contaminants to low toxicity byproducts. In most cases,
> indigenous microorganisms achieve degradation. The composting system
> is designed to provide optimum temperature, moisture, content,
> aeration, and nutrient conditions to promote rapid biodegradation. The
> compost system is typically operated so that material temperature
> rises to 40 ºC-55 ºC (105 ºF-130 ºF.) due to heat released by
> biodegradation. Bulking agents may be required. If the soil porosity
> is low or recalcitrant contaminants are being treated. Composting can
> be performed using windrows, aerated static piles (biopiles), or
> specially designed machines. This element includes aerator or mixers,
> conveyer or transport equipment, chemicals, leachate collection and
> control, reactor, and other items needed to use biopile
> treatment/composting to convert contaminants to low-toxicity
> byproducts. If housing is necessary, use .11.xx. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the biopile,
> replacing materials or nutrients, clearing the area, and performing
> other activities to maintain the biopile. UOM=M^3^/YR
>
> **.22.04 Cometabolic Treatment**
>
> ***Phase 4***---Employ cometabolism, a form of secondary substrate
> transformation in which enzymes produced for primary substrate
> oxidation are capable of fortuitously degrading the secondary
> substrate even though the secondary substrates do not afford
> sufficient energy to sustain the microbial population. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, replacing
> nutrients, clearing the area, and performing other activities to
> enhance cometabolic treatment. UOM=M^3^/YR
>
> **.22.05 Genetically Engineered Organism**
>
> ***Phase 4***--- Construction associated with treating contaminants
> with microorganisms that have undergone external processes by which
> its basic set of genes has been altered. The utilization of
> genetically engineered organisms involves the controlled use of these
> specially cultivated organisms to treat contaminants. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment
> facility, replacing organisms, clearing the area, and performing other
> activities to enhance microbiological activities. UOM=M^3^/YR
>
> **.22.06 Land Farming**
>
> ***Phase 4***---Construction associated with using land farming, an
> ex-situ soil treatment technology that uses agricultural practices to
> promote biodegradation of organic contaminants. Waste containing low
> concentrations of organic contaminants is spread over a large area and
> allowed to interact with the soil and climate at the site. The waste,
> soil, climate, and biological agents interact dynamically as a system
> to degrade, transform, and immobilize waste constituents. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting land farms, clearing
> areas, making repairs, and performing other activities to maintain the
> land farm. UOM=M^3^/YR
>
> **.22.07 Rotating Biological Contactors**
>
> ***Phase 4***--- Construction associated with using rotating
> biological contactors (RBCs), slowly rotating circular disks covered
> with microorganisms and made of polystyrene, polyvinyl chloride, or
> other stable material, that are partly exposed to the air and partly
> submerged in troughs containing wastewater to degrade dissolved
> organic compounds. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the RBC, replacing
> parts, clearing the area, making repairs, and performing other
> activities to maintain the RBC. UOM=M^3^/YR
>
> **.22.08 Slurry Phase Biological Treatment**
>
> ***Phase 4***--- Construction associated with using slurry phase
> biological treatment, also known as Slurry Biodegradation. This
> treatment involves the use of microbial action to break down sludge or
> soils in a water suspension into simple, stable compounds. Slurry
> biodegradation activities include excavation, material segregation,
> scrubbing, aeration, bioreactor mixing, dewatering, and placement of
> additional nutrients. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, replacing
> nutrients and components, clearing the area, and performing other
> activities to maintain and enhance biodegradation. UOM=M^3^/YR
>
> **.22.09 Trickling Filters**
>
> ***Phase 4***--- Construction associated with using a trickling
> filtration system, which uses a rotary sprinkler to evenly distribute
> a waste liquid across a bed of filtration media into which
> microorganisms are attached. As the waste stream trickles through the
> filter media, the organic contaminants are biodegraded. Trickling
> filters consist of a highly permeable bed of media, rotary sprinklers,
> porous underdrain systems, and settling tanks. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the trickling filter
> system, cleaning filters, clearing the area, making repairs, and
> performing other activities to maintain the filters. UOM=M^3^/YR
>
> **.22.10 Biological Lagoons**
>
> ***Phase 4***--- Construction associated with using biological lagoons
> as facilitative lagoons to treat low- to medium-strength organic
> wastes. Biological lagoons use a lined earthen basin and sometimes
> aerated to promote optimal growth of microorganisms for effective
> treatment of contaminated liquids and sludge. This method of treatment
> relies on rate of algae photosynthesis, adequacy of mixing, good
> inlet-outlet design, and adequate air temperatures to operate
> efficiently. Anaerobic lagoons or aerated lagoons are modified
> processes that treat wastes at higher rates. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the biological
> lagoon, clearing the area, making repairs, and performing other
> activities to maintain the biological lagoons. UOM=M^3^/YR
>
> **.22.11 Anaerobic Sludge Digestion**
>
> ***Phase 4***--- Construction associated with using an anaerobic
> sludge digestion treatment process, which stabilizes sludge, by using
> microorganisms in the absence of oxygen. This element includes
> reactor, piping, instrumentation and controls, pumps, and other items
> necessary for anaerobic sludge digestion. UOM=M^3^
>
> ***Phase 5***---Operation and maintenance activities such as
> inspecting the digester, replacing consumables, replacing parts,
> making repairs, cleaning areas, operating technology, and performing
> other activities to maintain the digester. UOM=M^3^/YR
>
> **.22.12 Composting**
>
> ***Phase 4***--- Construction associated with using composting to
> biologically degrade soil contaminants, sludge, or municipal solid
> organic wastes. The contaminated media is mixed with organic
> nutrients. A bulking agent, such as wood chip, and inorganic nutrients
> are also mixed in. The mixture is then placed in (compost) piles to
> promote heat generation and, thus, faster and more efficient
> biodegradation. Composting systems can be simple windrows mixed,
> turned periodically, or have complete mechanical mixing and aerating
> systems. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the composting
> system, clearing the area, making repairs, and performing other
> activities to maintain the composting system. UOM=M^3^/YR
>
> **.22.13 Fungal Biodegredation (White Rot Fungus)**
>
> ***Phase 4***--- Construction associated with using White Rot Fungus,
> also known as Phanerochaete chrysosporium in a bioreactor, to degrade
> organopollutants. White Rot Fungus, containing lignin-degrading or
> wood-rotting enzymes, has the ability to degrade and mineralize a
> number of organopollutants including the predominant conventional
> explosives TNT, hexogen, and high-melting-explosives. In addition,
> White Rot Fungus has the potential to degrade and mineralize other
> recalcitrant materials, such as DDT, PAH, PCB, and PCP. Two different
> treatment configurations have been tested for White Rot Fungus,
> in-situ and bioreactor. An aerobic system using moisturized air on
> wood chips is used in a reactor for biodegradation. Although White Rot
> Fungus degradation of TNT has been reported in laboratory-scale
> settings using pure cultures, several factors increase the difficulty
> of using this technology for full-scale treatment. These factors
> include competition from native bacterial populations, toxicity
> inhibition, chemical sorption, and the inability to meet risk-based
> cleanup levels. White rot works best in nitrogen-limited environments.
> High TNT or PCP concentrations in soil also can inhibit growth of
> white rot fungus. White Rot Fungus is not native to soil. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, clearing
> the area, making repairs, and performing other activities to maintain
> the fungal biodegradation system. UOM=M^3^/YR
>
> **.22.9X Other**
>
> ***Phase 4***---Construct or install other ex-situ biological
> treatment. UOM=M^2^.
>
> ***Phase 5***---Perform O&M activities such as inspecting the
> treatment system, replacing materials, clearing the area, and making
> repairs on other ex-situ biological treatment. UOM=M^3^/YR

## .23.00 In-situ Chemical Treatment

> **.23.01 Reserved for Future Use**
>
> **.23.02 Oxygen Release Compounds**
>
> ***Phase 4***--- Construction associated with using oxygen release
> compounds to treat VOCs, SVOCs, and fuels. Compounds such as hydrogen
> peroxide or liquid or gaseous oxygen may be passively introduced in
> wells, trenches, or pumped into the contaminated area to enhance
> biotreatment. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the area, regularly
> introducing materials, and performing other activities to maintain the
> oxygen release system. UOM=M^3^/YR
>
> **.23.03 Neutralization**
>
> ***Phase 4***--- Construction associated with using acids and caustics
> to adjust the pH of a wastewater stream. Costs of neutralization
> include acids, caustics, chemical storage, mixing basins, pH probes
> and controls. Acids or chemicals can also be directly applied to soil
> or spill sites. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the site, preparing
> and feeding chemicals into the waste stream, clearing the area, making
> repairs, and performing other activities to maintain the
> neutralization system. UOM=M^3^/YR
>
> **.23.04 Oxidation/Reduction**
>
> ***Phase 4***--- Construction associated with using in-situ
> oxidation/reduction treatments of hydrocarbon, halocarbon,
> radionuclides, and metal ions that contaminate groundwater and the
> unsaturated zone. Application of oxidants such as ozone, hydrogen
> peroxide, or potassium permanganate directly to the contaminant change
> them to more benign chemicals such as carbon dioxide and water or
> precipitate metal ions to a more insoluble/immobile form. Oxidants can
> be combined with in-situ reduction, such as the use of zero valence
> iron.
>
> Oxidation/reduction equipment includes air compressors, oxygen
> generators, ozone generators, mixing tanks, injection wells, and
> piping. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the site, preparing
> and feeding chemicals into the contaminated site, clearing the area,
> making repairs, and performing other activities to maintain the
> oxidation/reduction system. UOM=M^3^/YR
>
> **.23.05 Soil Flushing (Surfactant/Solvent)**
>
> ***Phase 4***--- Construction associated with using in-situ soil
> flushing to extract contaminants from the soil with water or other
> suitable aqueous solutions. Soil flushing is accomplished by passing
> the extraction fluid through in-place soils using an injection or
> infiltration process. Extraction fluids must be recovered from the
> underlying aquifer and, when possible, recycled. Use Extraction Wells
> (.18.01) and Injection Wells (.18.02.) for drilling and well
> development costs. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the site, preparing
> chemicals, clearing the area, repairing components, and performing
> other activities to maintain the soil flushing system. UOM=M^3^/YR
>
> **.23.9X Other**
>
> ***Phase 4***---Construct or install other in-situ chemical treatment.
> UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspection, replacement
> of materials, clearing of area, and making repairs on other in-situ
> chemical treatment. UOM=M^3^/YR

## .24.00 Ex-situ Chemical Treatment

> **.24.01 Glycolate/Alkali Metal/Polyethylene Glycol (A/PEG)**
>
> ***Phase 4***--- Construction associated with using A/PEG and
> potassium polyethylene glycol to detoxify halogenated aromatic and
> other organic compounds, such as PCBs and pentachlorophenols by
> heating them with PEG and sodium hydroxide or potassium hydroxide for
> several hours at 150^o^C (300°F). The APEG process decomposes PCBs and
> representative halogens in an exothermic and self-sustaining manner. A
> dechlorination reagent is formed by reacting alkali metals (such as
> sodium) with PEG in the presence of heat and oxygen. The reaction
> mechanism involves nucleophilic substitution or elimination and the
> oxidative degradation of chlorine through the generation of numerous
> free radicals. The process reactivity can be \"tuned\" or directed at
> various aliphatic or aromatic systems by varying the molecular weight
> of PEG. Typical by-products of the reaction are salts, such as sodium
> chloride, hydrogen, and hydroxylated organic derivatives. The primary
> advantage of the system is that the reagent is not based on a
> dispersed metallic sodium reaction, can tolerate low levels of water
> content, and is stable in air. Therefore, the process may be
> applicable to soils and sediments dredging and to low-moisture sludge.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting and clearing the
> area, preparing chemicals, and repairing components. UOM=M^3^/YR
>
> **.24.02 Base----Catalyzed Decomposition Process**
>
> ***Phase 4***--- Construction associated with using a base-catalyzed
> decomposition process to remediate soils and sediments contaminated
> with chlorinated organic compounds, especially PCBs, dioxins, and
> furans. Contaminated soil is screened, processed with a crusher and
> pug mill. The soil is then mixed with sodium bicarbonate and heated at
> about 350^o^C (660^o^F) for one hour, which dehalogenates 25%-75% of
> the halogenated aromatics. The remainder is volatilized and passed on
> to the second reactor, a slurry or liquid phase reactor that uses a
> high boiling-point hydrocarbon oil, catalyst, sodium hydroxide, and
> heat (350^o^C) to dehalogenate or decompose the contaminants.
> Contaminated oily liquids (such as pesticides and PCB transformer oil)
> are treated in the slurry/liquid phase reactor only. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.03 Chemical Hydrolysis**
>
> ***Phase 4***--- Construction associated with using hydrolysis, the
> chemical reaction of water with another substance, where hydrogen and
> hydroxyl are added to the other substance ,usually forming two or more
> new compounds. Assemblies include feed systems, storage tanks, piping,
> and diaphragm metering pumps. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.04 Chlorination**
>
> ***Phase 4***---Construct a facility for applying chlorine to drinking
> water, sewage, or industrial wastes to disinfect or to oxidize
> undesirable compounds. Assemblies include feed systems, storage tanks,
> chemicals, piping, and diaphragm metering pumps. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemical feed, and repairing components. UOM=M^3^/YR
>
> **.24.05 Dehalogenation**
>
> ***Phase 4***--- Construction associated with using a dehalogenation
> treatment, a chemical process in which halogenated (usually
> chlorinated) organic compounds in an aqueous or soil medium are mixed
> and heated with basic reagent to remove the halogens (usually
> chlorine). This element includes all dehalogenation processes that are
> not based on alkali metals or based catalyzed decomposition process.
> See Glycolate Alkali Metal/Polyethylene Glycol (.24.01) and
> Base-Catalyzed Decomposition Process (.24.02.). UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.06 Hydrogen Reduction**
>
> ***Phase 4***--- Construction associated with using reducing chemicals
> using hydrogen as reducing agent. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> purchasing and preparing chemicals, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.24.07 Ion Exchange**
>
> ***Phase 4***---Construct a facility for using the ion exchange
> process to remove inorganic compounds by capturing ions on a resinous
> material known as ion exchange resins. Wastewater is continuously
> passed through a column containing the ion exchange resin until the
> resin becomes exhausted, at which point the resin is regenerated. Ion
> exchange is not a destructive technology; therefore the contaminated
> regenerants will need disposal. Exchangers include cation exchangers,
> anion exchangers, and mixed-bed exchangers. Assemblies include ion
> exchange columns, chemical feed pumps, and storage tanks. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning resins, and repairing components.
> UOM=M^3^/YR
>
> **.24.08 Chemical Oxidation/Reduction**
>
> ***Phase 4***---Construct a facility for using oxidation/reduction
> (redox) reactions, in which an atom or group of atoms lose or gain
> electrons, to transfer electrons. In oxidation/reduction reactions the
> contaminants become more stable or more mobile. The addition of oxygen
> breaks down organic waste or chemicals such as cyanides, phenols, and
> organic sulfur compounds. Peroxide and ozone are the oxidizing agents
> usually used in conjunction with UV. Heavy metals are usually reduced
> to less mobile forms of chemicals. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.09 Oxygen Release Compounds**
>
> ***Phase 4***---Construct a facility for using compounds such as
> hydrogen peroxide or liquid or gaseous oxygen to enhance biotreatment,
> through passive introduction into wells and trenches, or pumping into
> the contaminated area. Oxygen release compounds are primarily designed
> to treat VOCs, SVOCs, and fuels. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.10 Ozonation**
>
> ***Phase 4***---Construct a facility for using ozone as an oxidizing
> agent in a water or wastewater treatment process. Ozone is produced
> with corona discharge technology and must be produced on-site due to
> the hazards of transporting and storing ozone. Ozone-induced oxidation
> can be conducted in a batch or continuous process. Batch production
> uses a single reaction tank; continuous operation uses two tanks, one
> of which serves as an overflow tank for excess ozone. Assemblies
> include equipment to remove any residual ozone and monitoring units.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components. Note
> that the high amounts of electricity required is an operations cost.
> UOM=M^3^/YR
>
> **.24.11 Solvent Extraction**
>
> ***Phase 4***---Construct a facility for using separation processes in
> which two immiscible or partially soluble liquid phases are brought
> into contact for the transfer of one or more compounds. This process
> is commonly referred to as liquid-liquid extraction or, more loosely,
> as solvent extraction. This is the separation of constituents from a
> liquid solution by contact with another, immiscible liquid in which
> the constituents are more soluble. Liquid-liquid extraction is
> applicable for removal of organic components from aqueous solutions
> into immiscible solvents. The processes are primarily physical as the
> solutes being transferred are ordinarily recovered without chemical
> change. On the other hand, the physical equilibrium relationships on
> which such operations are based depend mainly on the chemical
> characteristics of the solutes and solvents. Thus, use of a solvent
> that chemically resembles one component of a mixture more than the
> other components will lead to concentration of that component in the
> solvent phase, with the exclusion from the phase of the dissimilar
> components. The contaminant is not altered by extraction but is
> transferred to a different phase. The most common systems include 1)
> mixer-settler, consisting of a mixing chamber and a settling chamber
> for phase dispersion and separation; 2) extraction columns, consisting
> of either packed extractors or sieve-tray extractors for mixing of the
> solute and solvent; and 3) centrifugal contactors, which rely on
> centrifugal force to mix the solute and solvent. Refer to Soil Washing
> (.26.35) for ex-situ extraction of contaminants from soils or Soil
> Flushing (.25.11) for in-situ extraction of contaminants from soils.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.12 Neutralization**
>
> ***Phase 4***---Employ neutralization, the use of acids and caustics
> to adjust the pH of wastewater or waste streams. Neutralization costs
> include initial acids or caustics, chemical storage, mixing basins, pH
> probes, and controls. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing, cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.24.13 Ultraviolet (UV) Photolysis**
>
> ***Phase 4***--- Construction associated with using ultraviolet
> photolysis, the process by which chemical bonds are broken by
> ultraviolet light. Products of photo-degradation vary according to the
> matrix in which the process occurs, but the complete conversion of an
> organic contaminant, to CO~2~ or H~2~O for example, is not probable.
> Equipment for ultraviolet photolysis includes UV lamps, process pumps,
> and monitors. Note that this element does not include UV oxidation.
> See Ultraviolet Oxidation (.24.14). UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility
> preparing chemicals, replacing parts, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.24.14 Ultraviolet (UV) Oxidation**
>
> ***Phase 4***--- Construct a facility for using UV oxidation, which
> uses UV radiation plus an oxidizing agent such as ozone or hydrogen
> peroxide to destroy organic and explosive components in low turbidity
> water and wastewater. If complete mineralization is achieved, the
> final products of oxidation are carbon dioxide, water, and salts.
> Equipment for UV oxidation includes UV lamps, storage for oxidants,
> piping, process pumps, and instrumentation and monitors. If ozone is
> used, equipment for off-gas treatment will be required. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, replacing parts, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.24.15 Coagulation/Flocculation/Precipitation**
>
> ***Phase 4***--- Construct a facility for using coagulation to
> increase clumping of particles in wastewater by biological or chemical
> means allowing for the separation of the particles from the water by
> sedimentation or filtration. Chemicals such as lime, alum, and iron
> salts often induce precipitation. Cost elements include the reactors
> or mixing tanks, mixing devices, water or storage tanks, pumping
> equipment, piping, and other instrumentation and controls. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.24.16 Activated Alumina (Adsorption/Absorption)**
>
> ***Phase 4***--- Construction associated with using activated alumina
> as an adsorptive media. Activated alumina removes a variety of
> contaminants, including excessive fluoride, arsenic, and selenium from
> contaminated liquids. The medium requires periodic cleaning with an
> appropriate regenerant such as alum, acid, or bases to remain
> effective. Assemblies include ion exchange columns, chemical feed
> pumps, and storage tanks. UOM=M^3^
>
> ***Phase 5***--- O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the sorbent materials, and repairing
> components. UOM=M^3^/YR
>
> **.24.17 Forage® Sponge (Adsorption/Absorption)**
>
> ***Phase 4***---Construct a facility for using open-celled cellulose
> Forage® sponges incorporating an amine-containing chelating polymer
> that selectively absorbs dissolved heavy metals. The polymer is
> intimately bonded to the cellulose, minimizing physical separation
> from the supporting matrix. The functional groups in the polymer
> (i.e., amine and carboxyl groups) provide selective affinity for heavy
> metals in both cationic and anionic states, preferentially forming
> complexes with transition-group heavy metals. Assemblies include ion
> exchange columns, chemical feed pumps, and storage tanks. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning or backwashing adsorptive materials, and
> repairing components. UOM=M^3^/YR
>
> **.24.18 Chemical Extraction (Solvent/Acid/Alkaline Extraction)**
>
> ***Phase 4***---Construct a facility for using chemical extraction
> using aqueous chemicals to separate contaminants from soil and solids.
> Contaminated soil and solids are mixed in a mixing tank or a reactor,
> and the contaminants are separated from the solids and released into
> the liquid. The solids are then separated from the extracted solution
> and further treatment is applied if necessary. Chemical extractants
> include a variety of acidic and basic solutions. Assemblies include
> mixing tanks or reactors, mixers, chemical feed pumps, and storage
> tanks. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning or backwashing adsorptive materials, and
> repairing components. UOM=M^3^/YR
>
> **.24.9X Other**
>
> ***Phase 4***---Construct or install other ex-situ chemical treatment.
> UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting the site,
> replacing materials, cleaning the area, and repairing other ex-situ
> chemical treatment. UOM=M^3^/YR

## .25.00 In-situ Physical Treatment

> **.25.01 In---Well Air Stripping/Circulating Wells**
>
> ***Phase 4***--- Construct a facility for using the circulating well
> (CW) technique for subsurface groundwater stripping by creating a
> three-dimensional circulating pattern of groundwater. Groundwater is
> drawn into a well through one screened section and is pumped through
> the well to a second screened section where it is reintroduced to the
> aquifer. The upward and downward flow can be redirected depending on
> site-specific conditions. Because groundwater is not pumped above the
> ground, the cost of operations is reduced. In addition, simultaneous
> treatment of the vadose zone is achieved in the form of bioventing and
> vapor extraction from the circulating well. CW systems can provide
> treatment inside the well, in the aquifer, or both. For in-well
> treatment, the contaminant must be adequately soluble and mobile so it
> can be recirculated. In-well treatment includes air stripping,
> activated carbon adsorption, and biodegradation. In-situ treatment is
> achieved by enhancing aerobic biodegradation. Use Extraction Wells
> (.18.01) and Injection Well (.18.02.) for drilling and well
> development costs. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting on the facility,
> clearing the area, and repairing components. UOM=M^3^/YR
>
> **.25.02 Air Sparging**
>
> ***Phase 4***---Construction associated with using groundwater
> sparging treatment technologies to remove organic contaminants by
> injecting air into the aquifer and allowing the air to pass upward
> into the unsaturated soil. Contaminants are removed either by
> partitioning into the moving air or through biodegradation enhanced by
> the introduction of dissolved oxygen from the injected air. The
> injected air to be captured by an SVE system. Air sparging equipment
> consists of an air compressor (usually an oil-less compressor),
> piping, and injection wells. Associated equipment includes
> instrumentation and controls and occasionally involves air filters and
> a heat exchanger. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting treatment units,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.25.03 Crushing**
>
> ***Phase 4***---Construct a facility for using a process that crushes
> or reduces sizes of rocks, concrete, asphalt, or bricks by applying
> pressure in place. UOM=M^3^
>
> ***Phase 5***---Operations and maintenance activities such as
> inspecting the treatment unit, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.25.04 Cryogenics (Frozen Soil Barrier)**
>
> ***Phase 4***---Construction associated with using a frozen soil
> barrier as a temporary in-situ containment technology to isolate or
> prohibit migration of the contaminants by freezing the ground, thereby
> limiting contaminant movement in or out of the frozen area.
> Circulating refrigerant through dual-tube boreholes spaced around the
> area to be contained forms a 4-to 6-footthick barrier, which freezes
> the soil moisture and reduces permeability. UOM=M^2^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.25.05 Fracturing (Hydrofracturing)**
>
> ***Phase 4***---Construct a facility for using high-pressure injection
> of a water/sand mixture to create open fractures in low-permeability
> soils. Injected sand keeps fractures open, enabling contaminant
> removal and reagent addition. This will increase contaminant removal
> rates by creating a more permeable pathway for fluid and vapor.
> Applicable for removal of chlorinated organic and petroleum
> contamination from fine-textured soils, hydraulic fracturing can be
> coupled with thermally enhanced soil vapor extraction. UOM=M
>
> ***Phase 5***---O&M activities such as inspecting equipment, preparing
> materials, cleaning the area, and repairing components. UOM=M/YR
>
> **.25.06 Lasagna Process**
>
> ***Phase 4***---Install the Lasagna process to remediate contaminated
> soils with very low permeability. The Lasagna process is a combination
> of process that includes electrokinetics to move the water and soluble
> contaminants in soil pores; chemical or biological treatment zones in
> which contaminants can be decomposed or adsorbed; and drilling or
> fracturing processes that allow the development of the treatment
> zones. UOM=M^2^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.25.07 Laser (Cutting)**
>
> ***Phase 4***---Acquire and install lasers to cut equipment,
> structures, and other items for removal and demolition. Operation of
> the laser is included in this activity. UOM=M
>
> ***Phase 5***---O&M activities include cutting items. UOM=M
>
> **.25.08 Laser (Surface Decontamination)**
>
> ***Phase 4***---Acquire and install lasers to remove contaminated
> layers of paint or coating without having to decontaminate the entire
> item. This element also includes the operation of the laser. UOM=M^2^
>
> ***Phase 5***---O&M actitities include using lasers during facility
> operation and maintenance to remove contaminated layers of paint or
> coating without having to decontaminate the entire item. Also includes
> the operation of the laser. UOM=M^2^
>
> **.25.09 Passive/Reactive Treatment Wall**
>
> ***Phase 4***---Construct a passive/reactive treatment wall as a
> barrier to a contaminated plume. These walls usually consist of a
> trench filled with reactive materials or electrochemical barrier
> constructed down gradient, in the path of a contaminated plume. As the
> trench intercepts the plume, the contaminated water passively travels
> through the reactive media that degrade the contaminants. A variety of
> reactive media (chemical or physical) can be used to treat or capture
> the contaminants. See .21.01 for Biological Barrier. A common reactive
> barrier configuration is a funnel and gate that direct large volume of
> contaminated water through the reactive wall without the need for
> pumping. This element includes trenching or excavation activities.
> UOM=M^2^
>
> ***Phase 5***---O&M activities such as inspecting the treatment site,
> preparing chemicals or materials, cleaning the area, and repairing the
> barrier. UOM=M^2^/YR
>
> **.25.10 Skimming**
>
> ***Phase 4***---Acquire and install skimming devices to collect or
> remove material floating on contaminated liquids. Skimming devices
> include rotating arms, vacuuming devices, scrapers, special absorptive
> cloths, and other processes. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing equipment, cleaning the area, and repairing or replacing
> components. UOM=M^3^/YR
>
> **.25.11 Soil Flushing (Surfactant/Solvent)**
>
> ***Phase 4***---Construction associated with using in-situ soil
> flushing to extract contaminants from the soil with water or other
> suitable aqueous solutions. Soil flushing is accomplished by passing
> the extraction fluid through in-place soils using an injection or
> infiltration process. Extraction fluids must be recovered from the
> underlying aquifer and, when possible, recycled. Use Extraction Wells
> (.18.01) and Injection Wells (.18.02.) for drilling and well
> development costs. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the site, preparing
> chemicals, clearing the area, and repairing components. UOM=M^3^/YR
>
> **.25.12 Solids Dewatering/Drying**
>
> ***Phase 4***--- Construction associated with using solids dewatering,
> any of a number of processes to remove water, moisture, or liquids.
> These processes include open-air drying, enhanced evaporation through
> venting or heating in place, placing heavy loads on contaminated waste
> and collecting the leachate, and installing materials that enhance
> water movement in one direction. This element may also include
> drilling, piping, fans or air pumps, liquid pumps, electrodes for
> heating, vents for collecting off-gas, and related equipment. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting treatment unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.25.13 Reserved for Future Use**
>
> **.25.14 Vacuum/Blasting**
>
> ***Phase 4***---Acquire and install equipment for removing surface
> contaminants using high-pressure blasting with scouring materials such
> as ice pellets, carbon dioxide pellets, sand, water or other hard,
> abrasive, or corrosive materials. The contaminated materials are then
> collected using a vacuuming device. UOM=M^2^
>
> ***Phase 5***---O&M activities such as operation and maintenance of
> the vacuuming and blasting equipment and systems, and including
> replacing parts and consumables, inspecting and cleaning equipment,
> repairing components, and other similar tasks. UOM=M^2^/YR
>
> **.25.15 Coating**
>
> ***Phase 4***--- Acquire and install equipment for applying paints,
> adhesive substances, or bonding substances on structures or equipment
> to contain contaminants or to reduce exposure to contaminants.
> UOM=M^2^
>
> ***Phases 5 and 6***---O&M activities include the regular application
> of paints, adhesive substances, or bonding substances on structures or
> equipment to contain contaminants or to reduce exposure to
> contaminants during operation and maintenance or long-term monitoring
> activity. UOM=M^2^/YR
>
> **.25.16 Electrokinetics**
>
> ***Phase 4***--- Construct a facility for using the electrokenetics
> process to remove metals and organic contaminants from
> low-permeability soil, mud, sludge, and marine dredging. When direct
> current is passed through low permeable soil, it mobilizes charged
> species, causing ions and water to move toward the electrodes.
> Positively charged ions and compounds move toward the cathode.
> Negatively charged ions and compounds move toward the anode. The
> current creates an acid front at the anode and a base front at the
> cathode. This generation of acidic condition in-situ may help mobilize
> sorbed metal contaminants for transport to the collection system at
> the cathode. Two primary mechanisms transport contaminants through the
> soil towards one or the other electrodes: electromigration and
> electroosmosis. In electromigration, charged particles are transported
> through the substrate. In contrast, electroosmosis is the movement of
> a liquid containing ions relative to a stationary charged surface. Of
> the two, electromigration is the main mechanism for the electrokinetic
> treatment process. The direction and rate of movement of an ionic
> species will depend on the magnitude and polarity of its charge and
> the magnitude of the electroosmosis-induced flow velocity. Non-ionic
> species, both inorganic and organic, will be transported with the
> electroosmosis-induced water flow. This element includes electrodes,
> storage tanks, instrumentation and controls, and other miscellaneous
> items. See other technologies for processing the waste. UOM=M^3^
>
> ***Phase 5***---O&M activities such as utility cost, treatment unit
> inspection, cleaning electrodes, and repairing components. UOM=M^3^/YR
>
> **.25.17 Soil Vapor Extraction**
>
> ***Phase 4***--- Construction associated with using soil vapor
> extraction (SVE) to remove volatile organic compounds from vadose zone
> soil by pulling air through the soil. The air is moved by means of a
> blower or vacuum placed in the soil through extraction wells.
> Associated equipment includes condensate handling devices,
> instrumentation and controls, and, in most cases, off-gas treatment
> geomembranes to prevent short-circuiting. The SVE process is distinct
> from vapor/gas venting and collection listed under Gas/Vapor
> Collection Trench System (.16.01). Activities associated with SVE may
> include surface covering (placement of geomembranes) and Air Sparging
> (.25.02). UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting treatment unit,
> cleaning components, and repairing components. UOM=M^3^/YR
>
> **.25.18 Fracturing (Pneumatic)**
>
> ***Phase 4***--- Construction associated with using the pneumatic
> fracturing process to remove chlorinated organic and petroleum
> contamination from fine-textured soils. Fracture wells are drilled in
> the contaminated vadose zone and left open (uncased) for most of their
> depth. A packer system is used to isolate small (0.6-meter or 2-foot)
> intervals so that short bursts (\~20 seconds) of compressed air (less
> than 10,300 mm of Hg or 200 pounds per square inch) can be injected
> into the interval to fracture the formation. The process is repeated
> for each interval in the contaminated depth. Pneumatic fracturing can
> be coupled with thermally enhanced soil vapor extraction technologies
> to enhance performance. UOM=M
>
> ***Phase 5***---O&M activities such as inspecting equipment, preparing
> materials, cleaning the area, and repairing components. UOM=M/YR
>
> **.25.19 Blast Enhanced Fracturing**
>
> ***Phase 4***--- Construct a facility for using blast-enhanced
> fracturing at sites with fractured bedrock formations. The increased
> well yields, hydraulic conductivity values, and capture zones occur as
> a result of the highly fractured area created by detonation of
> explosives in boreholes. UOM=M
>
> ***Phase 5***---O&M activities such as inspecting equipment, preparing
> materials, cleaning the area, and repairing components. UOM=M/YR
>
> **.25.20 Directional Wells (Enhancement)**
>
> ***Phase 4***---Drill directional wells, also known as horizontal
> wells, that position wells horizontally, or at an angle, to reach
> contaminants not accessible by direct vertical drilling. Directional
> drilling may be used to enhance other in-situ or in-well technologies
> such as groundwater pumping, bioventing, SVE, soil flushing, and
> in-well air stripping. Hardware used for directional boring includes
> wireline coring rigs, hydraulic thrust systems, electric cone
> penetrometers, steering tracking hardware, sonic drilling equipment,
> and push coring systems. Hydraulically activated thrust equipment
> capable of exerting more than 40 tons of thrust is used to push the
> directional boring heads into the earth. Directional control is
> obtained by proper positioning of the face of the non-symmetric boring
> head. Slow rotation of the boring head will cut and compact the
> geologic material into the borehole wall. Thrusting a non-rotating
> boring head will cause a directional change. The machinery is capable
> of initiating a borehole, steering down to a desired horizontal depth,
> continuing at that depth, and then steering back to the surface at a
> downrange location. UOM=EA
>
> ***Phase 5***---O&M activities such as inspecting equipment, preparing
> materials, cleaning the area, and repairing components. UOM=EA/YR
>
> **.25.21 Bioslurping**
>
> ***Phase 4***--- Construct a facility for using the bioslurping
> process for recovering free-phase, light, non-aqueous-phase liquids,
> or contaminated groundwater from near the vadose zone/water table
> interface via vacuum enhanced pumping. This activity is often
> accomplished with a variable length suction pipe (for extracting
> liquids) inside a soil vapor extraction well. The screened interval of
> the soil vapor extraction well usually spans the vadose zone/water
> table interface. Soil vapor extraction and free product/groundwater
> extraction occur simultaneously; resulting in aeration of surrounding
> soil, which enhances biodegredation compounds amenable to
> biodegredation under aerobic conditions. This element includes
> drilling the well and equipment required for bioslurping, such as well
> casing, mainifold piping, suction piping (or drop tubes), vacuum
> pump(s) (often liquid-ring pumps), air/water separator(s), and
> oil/water separator(s). Extracted liquids and air may also require
> treatment. UOM=M^2^
>
> ***Phase 5***---O&M activities such as inspecting equipment, replacing
> materials or components, clearing the area, making repairs, and
> performing other activities to maintain the pumps and collect the
> contaminants. UOM=M^2^/YR
>
> **.25.22 Dual Phase Extraction (Multi-Phase)**
>
> ***Phase 4***---Construct and/or install a high-vacuum system to
> simultaneously remove various combinations of contaminated liquids and
> gases from above and below the water table. This technology is known
> as multi-phase extraction or vacuum-enhanced extraction. Once above
> ground, the extracted vapors or liquid-phase organic and groundwater
> are separated and treated. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting equipment, replacing
> materials or components, clearing the area, making repairs, and
> performing other activities to maintain the pumps and collect the
> contaminants. UOM=M^2^/YR
>
> **.25.23 Draw-Down Pumping**
>
> ***Phase 4***--- Construct a facility for using draw-down pumping to
> pump light, non-aqueous-phase liquid (LNAPL) and groundwater from
> recovery wells or trenches. Pumping removes water and lowers the water
> table near the extraction area to create a cone of depression. The
> cone of depression in the vicinity of the extraction well produces a
> gravity head that pushes flow of LNAPL toward the well and increases
> the thickness of the LNAPL layer in the well. Each foot of groundwater
> depression provides a driving head equivalent to a pressure difference
> of 0.45 psi. In most cases, the production of a cone of depression
> will increase LNAPL recovery rates. Pumping may be accomplished with
> one or two pumps. In the single-pump configuration, one pump withdraws
> both water and LNAPL. The two-pump configuration uses one pump located
> below the water table to remove water and a second pump located in the
> LNAPL layer to recover LNAPL. A single pump system reduces capital and
> operating costs and allows simpler control systems and operation but
> produces a stream of mixed water and LNAPL that must be separated.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting equipment, replacing
> materials or components, clearing the area, making repairs, and
> performing other activities to maintain the pumps and collect the
> contaminants. UOM=M^3^/YR
>
> **.25.9X Other**
>
> ***Phase 4***---Construct or install other in-situ physical treatment
> facilities. UOM=M^3^
>
> ***Phases 5 and 6***---Perform O&M activities such as inspecting
> equipment, replacing materials, clearing the area, and repairing
> in-situ physical treatment equipment. UOM=M^2^/YR

## .26.00 Ex-situ Physical Treatment

> **.26.01 Aeration**
>
> ***Phase 4***---Construction associated with using aeration to bring
> air and water, soil, sludge, or other contaminated media into contact
> to promote biological degradation or oxidation. Aeration can be
> accomplished by a variety of methods including tilling the land, air
> compressors, blowers, and sprinkler systems. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing feed materials, cleaning the area and repairing components.
> UOM=M^3^/YR
>
> **.26.02 Advanced Electrical Reactor**
>
> ***Phase 4***---Construction associated with using an advanced
> electrical reactor to incinerate wastes within a reactor core heated
> by electrically heated carbon electrodes (which are insulated by
> nitrogen gas). This element includes reactor ownership/rental, feeders
> for solids and nozzles for liquids, and post-reactor treatment.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing equipment, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.26.03 Agglomeration**
>
> ***Phase 4***---Construction associated with using agglomeration to
> transform sludge into dry, dense pellets by batch mixing sludge with
> an agglomeration agent. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.26.04 Air Stripping**
>
> ***Phase 4***---Construct a facility for using air stripping to
> physically transfer dissolved molecules from a liquid waste stream to
> a flowing gas. Air stripping is normally carried out as a continuous
> operation that employs a packed tower, where liquid waste is pumped
> near the top of a stripping column and flows down through an upward
> airflow. As the airflow contacts the liquid wastes, the volatile
> organic are stripped from the liquid waste. This element does not
> include extracting or pumping contaminated groundwater. UOM=M^3^
>
> ***Phase 5***---O&M activities such as utility costs, treatment unit
> inspection, cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.05 Chelation**
>
> ***Phase 4***---Construct a facility for using chelation to remove
> toxic metals from soil, sludge, or liquids. Metals contained in the
> soil, sludge, or liquids are contacted with an aqueous solution
> containing a chelating agent. The resulting slurry is dewatered, or
> the chelating agent combined with the toxic metal is sent to a storage
> or treatment plant. Assemblies include conveyors, water or storage
> tanks, mixing devices, dewatering devices, and pumps and associated
> piping and valves. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit
> or reactor, preparing chemicals, cleaning the area, and repairing
> components. UOM=M^3^/YR

**.26.06 Crushing**

> ***Phase 4*---**Install equipment used to crush or reduce the sizes of
> rocks, concrete, asphalt, or bricks by applying pressure. The crushing
> is completed ex-situ. UOM=M^3^
>
> ***Phase 5*---**Operations and maintenance activities such as
> inspecting the crushing unit, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.26.07 Compaction/Volume Reduction**
>
> ***Phase 4***---Install a compaction unit that uses physical force to
> reduce the volume of solids, thereby easing handling, transportation,
> storage, and disposal of the waste. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the compactor unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.08 Spray Dryer**
>
> ***Phase 4***---Construct a facility for using a process that accepts
> feed in fluid state and converts it into a dried particulate form by
> spraying the fluid into a hot drying medium. Feed is sprayed using
> high pressure nozzles, high pressure air, or fluid nozzles. The
> heating method of drying air can be steam coils or thermic fluid or
> other air heater, according to the conditions available. The fines
> produced are taken out and the final powder gets collected at the
> bottom. UOM=M^3^
>
> ***Phase 5***---Operate the equipment and perform maintenance
> activities such as inspecting the dryer unit, cleaning the area, and
> repairing components. UOM=M^3^/YR
>
> **.26.09 Decant/Phase Separation**
>
> ***Phase 4***---Construct a facility for using decant separation to
> separate liquids from the sediment that has settled to the bottom of
> the tank or basin. This element includes the cost of decant equipment,
> tanks (water, chemical, waste storage), instrumentation and controls,
> pumping or liquid transfer, and associated piping. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the decant unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.10 Dissolved Air Floatation**
>
> ***Phase 4***---Construct a facility for using dissolved air
> floatation as a pretreatment to separate suspended solids, oil, and
> grease from wastewater without using chemicals. Gas bubbles are
> brought out of solution and into contact with contaminants in the
> waste stream. These gas bubbles attach to the contaminants and lift
> them to the surface. Assemblies include pressurization units,
> discharge heads, associated piping, transfer pumps, and tanks.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.11 Distillation**
>
> ***Phase 4***---Construct a facility for using distillation to purify
> liquids through boiling so that the steam condenses to a pure liquid
> and the pollutants remain in a concentrated residue. The process
> involves two basic phases, the liquid phase and the vapor phase. The
> components to be separated by distillation are present in both phases
> but in different concentrations. If there are only two components in
> the liquid, one concentrates in the condensed vapor (condensate) and
> the other in the residual liquid. If there are more than two
> components, the less volatile components concentrate in the residual
> liquid and the more volatile in the vapor condensate. This element
> includes the cost of the distillation unit, cooling systems, piping,
> pumps, instrumentation and control, and other miscellaneous items. .
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.12 E-Beam**
>
> ***Phase 4***---Acquire and install electron beam treatment technology
> to destroy organic-contaminated wastewater, soil, sediments, or sludge
> suspended in an aqueous matrix. The high-energy electron beam
> generates strongly reducing reactive species and strongly oxidizing
> reactive species at the same time and in almost the same concentration
> in the solution. The reactive transient initiates the chemical
> reactions that are capable of destroying hazardous compounds in
> aqueous solution, in most cases transforming them into carbon dioxide,
> water, and salt. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.13 Electrochemical Oxidation**
>
> ***Phase 4***---Construct a facility for using electrochemical
> oxidation to create ions for electrochemically oxidizing aqueous
> organic liquid, organic liquid, and some organic solids into carbon
> dioxide and water. The process requires an electrochemical cell in
> which the anode and cathodes are present; electric current flows
> through the cell, causing chemical reaction in the electrolyte.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.26.14 Reserved for Future Use**
>
> **.26.15 Electrolysis**
>
> ***Phase 4***---Construct a facility for using electrolysis to oxidize
> substances at the anode and reduce substances at the cathode.
> Electrolysis is the process in which reduction and oxidation reactions
> take place at the surface of conductive electrodes immersed in an
> electrolyte under the influence of an applied potential. Assemblies
> include trough-shaped elongated cells, monitoring equipment, and anode
> and cathode material. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the electrolytes, and repairing components. UOM=M^3^/YR
>
> **.26.16 Equalization**
>
> ***Phase 4***---Construct a facility for using the equalization
> process in which collected wastewater is mixed to produce a homogenous
> solution that is discharged to a treatment plant. Blending is used to
> even out variations in contaminated soils and sludge, similar to
> equalization. Equalization is used to maintain stability and to reduce
> disruptions in a treatment system. Assemblies include mixers,
> aerators, discharging pumps, and equalization tank. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspection, cleaning, and
> repairing components. UOM=M^3^/YR
>
> **.26.17 Evaporation**
>
> ***Phase 4***---Construct a facility for using evaporation to treat
> organic material that can be removed by heat or to reduce the volume
> of liquids or the high moisture content in wastes. Evaporation
> increases the concentration of contaminants in the waste media.
> Evaporation is usually conducted under vacuum conditions to reduce
> atmospheric pressure promotes evaporation. Or the surface area of the
> tank is increased to further promote evaporation. Assemblies include
> simple stills, flash and circulation evaporators, rotors, and heaters.
> UOM=M^3^/YR
>
> ***Phase 5***---O&M activities such as inspection, cleaning, and
> repairing components. UOM= M^3^/YR
>
> **.26.18 Soil Vapor Extraction**
>
> ***Phase 4***---Construct a facility for using soil vapor extraction
> (SVE) to remove VOCs from soil by pulling air through the soil. The
> air/vapor is moved by means of a blower or vacuum pump connected to
> reactors or cells via piping. Or the excavated soil can be placed in a
> network of aboveground pippins to which a vacuum is applied to
> encourage volatilization of organics. Soil piles are generally covered
> with a geomembrane to prevent volatile emissions and to prevent the
> soil from becoming saturated by precipitation. Associated equipment
> includes condensate-handling devices, instrumentation and controls,
> and in most cases, off-gas treatment equipment. SVE differs from
> vapor/gas venting and collection listed under Gas/Vapor Collection
> Trench System (.16.01). Activities associated with SVE may include Air
> Sparging (.25.02). UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the components, and repairing components. UOM=M^3^/YR
>
> **.26.19 Filter Presses**
>
> ***Phase 4***---Construction associated with using filter presses for
> sludge dewatering. Filter presses consist of chamber filter plates
> between which sludge is pumped. Under high pressure, the plates are
> forced together, which effectively dewaters the sludge. The resulting
> sludge cake is discharged from the filter press. Assemblies include
> filter press ownership/rental costs, sludge transfer and feed pumps,
> chemical feed and storage equipment, sludge storage and conditioning
> tanks, mixers, belt filter, vacuum filter, drying beds, and necessary
> pipe work. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the filter press
> unit, cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.20 Media Filtration**
>
> ***Phase 4***---Construct a facility for using media filtration to
> separate microparticles suspended in a liquid or gaseous fluid by
> forcing the fluid through a porous medium. As the fluid passes through
> the medium, the suspended particles are trapped on the surface of the
> medium or within the body of the medium. The pressure differential to
> move the fluid through the medium can be induced by gravity, positive
> pressure, or vacuum application. The most common system for media
> filtration is through a layered bed of granular media, usually a
> coarse anthracite coal and sand. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the filtration unit,
> cleaning or backwashing, and repairing components. UOM=M^3^/YR
>
> **.26.21 Freeze Crystallization**
>
> ***Phase 4***---Construct a facility for using freeze crystallization
> to remove purified solvent from solution as frozen crystals. When a
> solution containing dissolved contaminants is slowly frozen, water ice
> crystals form on the surface, and the contaminants are concentrated in
> the remaining solution (called \"mother liquor\"). The ice crystals
> can be separated from the mother liquor, washed, and melted to yield a
> nearly pure water stream. The contaminated waste stream, mother
> liquor, and any precipitated solids, are generally more amenable to
> subsequent treatment by conventional destruction and stabilization
> technologies due to the higher concentrations. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the crystallization
> unit, cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.22 Reserved for Future Use**
>
> **.26.23 Granular Activated Carbon Adsorption---Liquid**
>
> ***Phase 4***---Construct a facility for using activated carbon
> adsorption to remove organic contaminants from liquid waste streams.
> Granular activated carbon is applied in a stationary column or filter
> bed where organic contaminants are adsorbed. Items associated with
> carbon adsorption are isotherm tests, granular activated carbon
> columns, pre-filters, and items associated with regenerating the spent
> carbon. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the carbon unit,
> cleaning or regenerating the carbon, and repairing components.
> UOM=M^3^/YR
>
> **.26.24 Heavy Media Separation**
>
> ***Phase 4***---Construct a facility for using heavy media separation
> to separate materials of differing density by float/sink in a
> colloidal suspension of a finely ground dense mineral. This
> suspension, or media, usually consists of a water-suspension of
> magnetite, galena, or ferrosilicon. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the separation unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.25 High Pressure Aqueous Destruction**
>
> ***Phase 4***---Construct a facility for using surface cleaning
> technologies that use water under high-pressure to remove contaminants
> from soils, solids, and structures. This process may be used in
> conjunction with surfactants and solvents for cleaning and
> decontamination. Ultrahigh-pressure water jet equipment can also be
> use as a cutting tool. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the unit, and repairing components. UOM=M^3^/YR
>
> **.26.26 Lignin Adsorption/Sorptive Clays**
>
> ***Phase 4***---Construction associated with using lignin
> adsorption/sorptive clays to treat aqueous waste streams with organic,
> inorganic, and heavy metals contamination. The waste stream is treated
> by the molecular adhesion of the contaminants to an adsorptive
> surface. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, and repairing components. UOM=M^3^/YR
>
> **.26.27 Magnetic Separation**
>
> ***Phase 4***---Construct a facility for using magnetic separation to
> extract slightly magnetic radioactive particles from host media such
> as water, soil, or air. All uranium and plutonium compounds are
> slightly magnetic while most host media are nonmagnetic. The process
> operates by passing contaminated fluid or slurry through a magnetized
> volume. The magnetized volume contains a magnetic matrix material such
> as steel wool or spherical steel balls that extract the slightly
> magnetic contamination particles from the slurry. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> cleaning the components, and repairing components. UOM=M^3^/YR
>
> **.26.28 Membrane Separation-Electrodialysis**
>
> ***Phase 4***---Construct a facility for using electrodialysis to
> remove dissolved salts, soluble silica, and organic materials from
> waste streams and to concentrate the dissolved heavy metal. Assemblies
> include water storage tanks, associated pumps, piping, and valves, and
> backwashing of contaminated membranes. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.29 Reverse Osmosis**
>
> ***Phase 4***---Construct a facility for using reverse osmosis to
> remove dissolved salts, soluble silica, colloids, and organic
> molecules from waste streams. Wastewater is collected and sent through
> a reverse osmosis system under pressure (200-1200 psig). The reverse
> osmosis system first filters, then concentrates, waste materials while
> water easily passes through. The secondary waste (brine) needs to be
> treated further or disposed of. The membrane can be made of cellulose
> acetate, thin film composites, or various polymers. There are also
> several membrane configurations with varying membrane areas within the
> modules. Equipment includes reverse osmosis membranes, containment
> modules, chemical feed (usually acid), high-pressure pumps, storage
> tanks, piping, and instrumentation and controls. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, replacing components, and repairing equipment.
> UOM=M^3^/YR
>
> **.26.30 Oil/Water Separation**
>
> ***Phase 4***---Construct an oil-water separator to separate oil and
> water using the differences in their densities and gravitational pull.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.31 Sedimentation**
>
> ***Phase 4***---Construct a facility for using sedimentation, a
> physical process by which particles suspended in a liquid are made to
> settle by means of gravitational and inertial forces acting on both
> the particles suspended in the liquid and the liquid itself. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.32 Shredding**
>
> ***Phase 4***--- Construct a facility for shredding large solid wastes
> and process drums and their contents. Necessary equipment includes
> conveyors and rotary shear shredders. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.33 Sieving (Size Separation, Screening, Physical Separation)**
>
> ***Phase 4***---Construct a facility for using sieves to separate
> smaller materials from larger materials. Physical separation is based
> on the fact that most organic and inorganic contaminants tend to bind,
> either chemically or physically, to the fine (i.e., clay and silt)
> fraction of a soil. The clay and silt soil particles are, in turn,
> physically bound to the coarser sand and gravel particles by
> compaction and adhesion. Thus, separating the fine clay and silt
> particles from the coarser sand and gravel soil particles effectively
> concentrates the contaminants into a smaller volume of soil that could
> then be further treated or disposed. Equipment includes conveyers,
> storage tanks, sieves or screens, and other equipment.
>
> This element also includes straining contaminated water or wastewater
> to remove sludge and coarse solid materials. Items included in this
> element are pumps, piping, storage tanks, valves, and other equipment.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.34 Skimming**
>
> ***Phase 4***---Acquire and install skimming devices to remove or
> collect floating material at the top of contaminated media. Skimming
> can be used to separate oil from water, liquid of different densities,
> solids from liquids, etc. Skimming devices include rotating arms,
> vacuuming devices, scrappers, belt skimmers or rope wicks made of
> oleophilic or hydrophobic material, a floating filter mesh with high
> affinity for non-polar hydrocarbons, and other devices. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.35 Soil Washing (Surfactant/Solvent)**
>
> ***Phase 4***---Construction associated with using soil washing as an
> ex-situ separation technology that uses a fluid (usually water or
> water with wash-improving additives) to remove hazardous, toxic, or
> radioactive contaminants from excavated soils, sludge, and sediments.
> The soil is rinsed to remove any excess surfactants, while the liquids
> are treated as contaminated liquids. Assemblies include conveyors,
> screens, tanks, dewatering devices, associated piping and valves, and
> liquid waste treatment units. Refer to Soil Flushing
> (Surfactant/Solvent) (.23.05), Glycolate Alkali Metal/Polyethylene
> Glycol (A/PEG) (.24.01), Dehalogenation (Catalytic Dechlorination)
> (.24.05), and Solvent Extraction (.24.11) (which uses an organic
> chemical to dissolve, separate and concentrate organic contaminants)
> for in-situ treatment. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, replacing components, and repairing equipment.
> UOM=M^3^/YR
>
> **.26.36 Solids Dewatering/Drying**
>
> ***Phase 4***---Construct a facility for using solids dewatering to
> remove water, moisture, liquids, or fluids by filtration,
> centrifugation, open air drying, vacuum suction, or other mechanical
> or evaporative method. Dewatering or drying also reduces volume and,
> thereby, increases the ease of handling waste. Dewatered sludge is
> disposed of by burning or being sent to a landfill. This element does
> not include dewatering through the use of a filter press, see Filter
> Presses (.26.19). UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.37 Sprinkler Irrigation**
>
> ***Phase 4***---Construct a sprinkler irrigation system to volatilize
> VOCs from contaminated wastewater. The process involves the
> pressurized distribution of VOC-laden water through a standard
> sprinkler irrigation system. Sprinkler irrigation transfers VOCs from
> the dissolved aqueous phase to the vapor phase, whereby the VOCs are
> released directly to the atmosphere. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.38 Supercritical Extraction**
>
> ***Phase 4***---Construction associated with using supercritical
> extraction to dissolve organic constituents of a waste stream after
> mixing the waste with a gas (such as carbon dioxide, propane, or
> butane) pressurized to the supercritical state. The enhanced
> solubility of the fluid, due to the high pressures and temperatures,
> aid in the removal of the wastes. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.39 Surfactant Enhanced Recovery**
>
> ***Phase 4***--- Construct a facility for applying surfactant micelles
> or steam to the groundwater to facilitate groundwater pumping by
> increasing the mobility and solubility of the contaminants sorbed to
> the soil matrix. Surfactant micelles can also facilitate the
> entrainment of hydrophobic contaminants to allow removal and assures
> that multiphase contaminants can be effectively removed. Thus the
> process can increase the contaminant mass removal per pore volume of
> groundwater flushing through the contaminated zone.
>
> The implementation of surfactant-enhanced recovery requires the
> injection of surfactants into a contaminated aquifer. Typical systems
> use a pump to extract groundwater some distance from the injection
> point. The extracted groundwater is treated ex-situ to separate the
> injected surfactants from the contaminants and groundwater. To be
> cost-effective, the design of the surfactant-enhanced recovery system
> is critical. When the surfactants have been separated from the
> groundwater, they can be re-injected into the subsurface. Contaminants
> must be separated from the groundwater and treated prior to discharge
> of the extracted groundwater. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.40 Synthetic Resin Adsorption**
>
> ***Phase 4***---Construction associated with using synthetic resin
> absorption to absorb and capture contaminants onto a resin in a liquid
> or gaseous stream. Synthetic resins are more durable than natural
> adsorbents and provide large surface area and higher adsorption
> capacity for organic molecules. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> regenerating resin, replacing components, and repairing equipment.
> UOM=M^3^/YR
>
> **.26.41 Gravity Separation**
>
> ***Phase 4***---Construct a facility for using gravity separation
> which relies on a density difference between phases, as a solid/liquid
> separation process. Equipment size and effectiveness of gravity
> separation depends on the settling velocity of the solid, which is a
> function of particle size, density difference, fluid viscosity, and
> particle concentration (hindered settling). Gravity separation is also
> used for removing immiscible oil phases and for classification where
> particles of different sizes are separated. It is often preceded by
> coagulation and flocculation to increase particle size, thereby
> allowing removal of fine particles. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.26.42 Cryogenics**
>
> ***Phase 4***---Construct a facility for using cryogenics to defuse
> unexploded munitions by freezing the munitions and destroying them by
> smashing the device and breaking them apart. This element includes
> equipment for freezing the munitions, facility for destroying the
> frozen munitions, and other auxiliary equipment. UOM=EA
>
> ***Phase 5***---O&M activities such as inspecting equipment, operating
> equipment, replacing components, and repairing equipment. UOM=EA/YR
>
> **.26.43 Nanofiltration**
>
> ***Phase 4***---Construct a facility for using nanofiltration, a
> process similar to reverse osmosis, to remove certain dissolved salts,
> soluble silica, colloids, and organic molecules from liquid waste
> streams. Wastewater is collected and sent through a nanofiltration
> system under pressure, usually less than that of the reverse osmosis
> system (75-250 psi.). The nanofiltration system first filters, then
> concentrates, waste materials while water easily passes through.
> Equipment includes membranes, containment modules, chemical feed
> (usually acid), pressure pumps, instrumentation and control, and
> storage tanks. Treatment or disposal of the concentrate or brine is
> not included in this element. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> preparing chemicals, replacing components, and repairing equipment.
> UOM=M^3^/YR
>
> **.26.44 Ultrafiltration/Microfiltration**
>
> ***Phase 4***---Construct a facility for using ultrafiltration and
> microfiltration, low-pressure membranes (10-75 psi) to treat
> contaminated water and other liquids. This is the physical process
> whereby microparticles suspended in a liquid or gaseous fluid are
> separated by forcing the fluid through a porous membrane. As the fluid
> passes through the membrane, the larger suspended particles are
> trapped on the surface of the membrane. The size of the membrane pores
> varies and there are numerous membrane materials and configurations.
> Equipment includes membranes, containment modules, chemical feed
> (usually acid), pressure pumps, instrumentation and control, and
> storage tanks. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the filtration unit,
> cleaning the area, and repairing components. UOM=M^3^/YR
>
> **.26.45 Membrane Pervaporation**
>
> ***Phase 4***---Construct a facility for using membrane pervaporation,
> a process that uses permeable membranes that preferentially adsorb
> VOCs from contaminated water. Contaminated water first passes through
> a heat exchanger, raising the water temperature. The heated water then
> enters the pervaporation module, containing membranes composed of a
> nonporous organophilic polymer, similar to silicone rubber, formed
> into capillary fibers. VOCs diffuse by vacuum from the membrane-water
> interface through the membrane wall. Treated water exits the
> pervaporation module while the organic vapors travel from the module
> to a condenser where they return to the liquid phase. The condensed
> organic materials represent only a fraction of the initial wastewater
> volume and may be subsequently disposed of at a cost saving. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> operating the unit, replacing components, and repairing equipment.
> UOM=M^3^/YR
>
> **.26.9X Other**
>
> ***Phase 4***---Construct or install other ex-situ physical treatment.
> UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting the
> facility, replacing materials, clearing the area, and repairing other
> ex-situ physical treatment. UOM=M^3^/YR

## 

## .27.00 In-situ Thermal Treatment

> **.27.01 Thermal Blanket (with Vacuum Extraction)**
>
> ***Phase 4***---Construct a thermal blanket to vaporize contaminants
> by heating soils to the boiling point of the contaminant. Contaminated
> vapors are then drawn out of the soil by a vacuum unit and treated in
> an off-gas unit. A thermal blanket comprises a steel box with a layer
> of steel webbing at the bottom. Heating elements, through which heat
> is transferred to the soil below, are woven. The blanket is placed
> above the contaminated soil, and a layer of vermiculite insulation is
> placed 12-18 inches above the blanket. This ensures a complete seal
> between the blanket and the contaminated soil. Thermal blankets are
> effective on contaminants located to a depth of approximately 3 feet.
> UOM=M^2^
>
> ***Phase 5***---O&M of the treatment unit. Activities include
> monitoring the equipment and processes, replacing consumable
> materials, and replacing parts. UOM=M^2^/YR
>
> **.27.02 Six-Phase Heating and Extraction**
>
> ***Phase 4***---Construct a treatment unit that combines six-phase
> soil heating with soil vapor extraction. Six-phase electrical heating
> splits conventional three-phase electricity into six electrical
> phases, producing an improved subsurface heat distribution. Heating
> raises the vapor pressure of volatile and semi-volatile contaminants,
> increasing the removal capabilities of the soil vapor extraction
> system. Heating also dries the soil and creates steam, which increases
> permeability and strips contaminants that may not be removed by the
> conventional soil vapor extraction system. UOM=M^3^
>
> ***Phase 5***---O&M of the treatment unit. Activities include
> monitoring the equipment and processes, replacing consumable
> materials, and replacing parts. UOM=M^3^/YR
>
> **.27.03 Reserved for Future Use**
>
> **.27.04 Steam/Hot Water Injection Vacuum Extraction**
>
> ***Phase 4***---Construct a facility for using in-situ steam
> extraction to remove hydrocarbons from contaminated soils by the
> continuous pumping of steam and heated compressed air and the recovery
> of the subsequently contaminated water and off-gas. The resultant
> air-stream is treated (by carbon adsorption, catalytic oxidation, or
> other means), compressed, and returned to the soil being treated. The
> condensed water is removed from the liquid stream with a gravity
> separator followed by treatment to remove dissolved organics. The
> condensed organics are collected and held for recycling or disposal.
> Assemblies include drilling injection and extraction wells and vacuum
> pumps. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy also
> is included. UOM=M^3^/YR
>
> **.27.05 High Temperature Thermal Desorption**
>
> ***Phase 4***---Construct a facility for using high-temperature
> thermal desorption to heat (directly or indirectly) contaminated media
> such as soil, sediments, sludge, and filter cakes to 315^o^C-537^o^C
> (600°F-1,000°F), driving off water and volatile contaminants. The
> volatile contaminants may be burned in an afterburner, condensed to
> reduce the volume to be disposed of, oxidized through catalytic
> oxidation, or captured by carbon adsorption beds. Auxiliary equipment
> includes shredders, conveyors, blowers, fuel system instrumentation
> and controls, bag houses, scrubbers, and treated-material handling
> systems. At high temperatures, decontaminated soil may not retain its
> physical properties and components in the soil may be damaged, which
> usually prevents treated soil from supporting future biological
> activity. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy also
> is included. UOM=M^3^/YR
>
> **.27.06 Reserved for Future Use**
>
> **.27.07 Low Temperature Thermal Desorption**
>
> ***Phase 4***---Construct a facility for using low-temperature thermal
> desorption to heat (directly or indirectly) contaminated media such as
> soil, sediments, sludge and filter cakes to 93°C to 315°C (200 °F-600
> °F), driving off water and volatile contaminants. The volatile
> contaminants may be burned in an afterburner, condensed to reduce the
> volume to be disposed of, oxidized through catalytic oxidation, or
> captured by carbon adsorption beds. Auxiliary equipment includes
> shredders, conveyors, blowers, fuel system instrumentation and
> controls, bag houses, scrubbers, and treated-material handling
> systems. At low temperatures, decontaminated soil retains its physical
> properties and components in the soil are not damaged, which enables
> treated soil to retain the ability to support future biological
> activity. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy is
> included. UOM=M^3^/YR
>
> **.27.08 Radiofrequency/Electromagnetic Heating**
>
> ***Phase 4***---Construct a facility for using radio
> frequency/magnetic heating to remove contaminants such as oil,
> gasoline, diesel fuel, carbon tetrachloride, hexane, chloroform, and
> other constituents from liquid containing soils and solids at elevated
> temperatures (100°C-400^o^C). To implement the radiofrequency heating
> technology, electrodes must be placed in a borehole in the ground.
> Components also include vapor extraction tubes or piping, vapor
> barrier, condenser/ coolers, gas/liquid separator, storage tanks,
> off-gas treatment unit, pumps and blowers, and instrumentation and
> controls. UOM=M^3^
>
> ***Phase 5***---O&M activities such inspecting the equipment, and
> replacing consumables and components. The cost of energy and other
> utilities is included. UOM=M^3^/YR
>
> **.27.9X Other**
>
> ***Phase 4***---Construct or install other in-situ thermal treatment
> units. UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting the unit,
> replacing materials, clearing the area, and repairing other in-situ
> thermal treatment units. UOM=M^3^/YR

## .28.00 Ex-situ Thermal Treatment

> **.28.01 High Temperature Thermal Desorption**
>
> ***Phase 4***---Construct a facility for using high-temperature
> thermal desorption to heat (directly or indirectly) contaminated media
> such as soil, sediments, sludge, and filter cakes to 315°C-538°C
> (600°F-1000°F), driving off water and volatile contaminants. The
> volatile contaminants may be burned in an afterburner, condensed to
> reduce the volume to be disposed of, oxidized through catalytic
> oxidation, or captured by carbon adsorption beds. Auxiliary equipment
> includes shredders, conveyors, blowers, fuel system instrumentation
> and controls, bag houses, scrubbers, and treated-material handling
> systems. At high temperatures, decontaminated soil may not retain its
> physical properties and components in the soil may be damaged, which
> usually prevents treated soil from supporting future biological
> activity. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy is
> included. UOM=M^3^/YR
>
> **.28.02 Incineration**
>
> ***Phase 4***---Install incineration technologies to destroy wastes by
> burning them in combustion chambers and using energy recovery devices.
> Incineration technologies include fluidized bed, rotary kiln, multiple
> hearth, infrared, circulating bed, liquid injection, pyrolysis, plasma
> torch, and wet air oxidation. Incineration is accomplished by
> oxidative or pyrolytic methods in the combustion chamber. Auxiliary
> equipment includes shredders, conveyors, blowers, fuel system,
> instrumentation and controls, bag houses, scrubbers, and
> treated-material handling systems. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy is
> included with this element. UOM=M^3^/YR
>
> **.28.03 Low Temperature Thermal Desorption**
>
> ***Phase 4***---Construct a facility for using low-temperature thermal
> desorption to heat (directly or indirectly) contaminated media such as
> soil, sediments, sludge and filter cakes to 93°C-315°C (200°F-600°F),
> driving off water and volatile contaminants. The volatile contaminants
> may be burned in an afterburner, condensed to reduce the volume to be
> disposed of, oxidized through catalytic oxidation, or captured by
> carbon adsorption beds. Auxiliary equipment includes shredders,
> conveyors, blowers, fuel system instrumentation and controls, bag
> houses, scrubbers, and treated-material handling systems. At low
> temperatures, decontaminated soil retains its physical properties and
> components in the soil are not damaged, which enables treated soil to
> retain the ability to support future biological activity. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy is
> included. UOM=M^3^/YR
>
> **.28.04 Molten Salt Oxidation**
>
> ***Phase 4***---Construct a facility for using molten salt
> destruction, which combusts waste materials in a bed of molten salt.
> Wastes are fed into a vessel containing molten salt and air; the high
> rate of heat transfer to the wastes causes destruction. Melt removal
> can be continuous or in batch mode. A variety of salts are used; the
> most common are sodium carbonate and potassium carbonate. Assemblies
> for molten salt destruction include salts, incinerators, storage
> systems, filtration systems, dewatering pretreatment systems, and a
> secondary reactor and cleanup system for off-gases. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. The cost of energy is
> included. UOM=M^3^/YR
>
> **.28.05 Open Burn and Open Detonation**
>
> ***Phase 4***---Construction associated with using open burn (OB) and
> open detonation (OD) operations to destroy excess, obsolete, or
> unserviceable (EOU) munitions and energetic materials. In OB
> operations, energetics or munitions are destroyed by self-sustained
> combustion, which is ignited by an external source such as flame,
> heat, or a detonation wave. An auxiliary fuel may be added to initiate
> and sustain the combustion of materials. In OD operations, detonatable
> explosives and munitions are destroyed by a detonation, which is
> generally initiated by the detonation of an energetic charge. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the site. The cost
> of energy is included. UOM=M^3^/YR
>
> **.28.06 Plasma**
>
> > ***Phase 4***---Construct a facility for using incinerating or
> > vitrifying processes that use plasma or an electrically neutral,
> > highly ionized gas composed of ions, electrons, and neutral
> > particles to generate the heat to destroy organic and inorganic
> > material. Plasma torches use electricity to create and maintain
> > enough heat (in excess of 5000^o^C) to vaporize and destroy organic
> > materials and inorganic materials are retained in a molten bath.
> > Plasma processes usually cannot treat solids. This element includes
> > reactor and auxiliary equipment such as shredders, conveyors,
> > blowers, fuel system, instrumentation and controls, bag houses,
> > scrubbers, and treated-material handling systems. An off-gas system
> > removes particulates, organic vapors, and volatilizes metals.
> > UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.07 Pyrolysis**
>
> ***Phase 4***---Construct a facility for using pyrolysis to transform
> hazardous organic materials into gaseous components, small quantities
> of liquid, and a solid residue (coke) containing fixed carbon and ash.
> Pyrolysis is the chemical decomposition induced in organic materials
> by heat in the absence of oxygen. In practice, it is not possible to
> achieve a completely oxygen-free atmosphere; actual pyrolytic systems
> are operated with less than stoichiometric quantities of oxygen.
> Because some oxygen will be present in any pyrolytic system, nominal
> oxidation will occur. If volatile or semi-volatile materials are
> present in the waste, thermal desorption will occur. Pyrolysis
> typically occurs under pressure and at operating temperatures above
> 430 °C (800 °F). Pyrolysis of organic materials produces combustible
> gases, including carbon monoxide, hydrogen, methane, and other
> hydrocarbons. The off-gases may be treated in a secondary combustion
> chamber, flared, and partially condensed. Particulate removal
> equipment such as fabric filters or wet scrubbers are also required.
> Pyrolysis minimizes the production of flue gases as compared to
> oxidation. Conventional thermal treatment methods, such as rotary
> kiln, rotary hearth furnace, or fluidized bed furnace, are used for
> waste pyrolysis. Kilns or furnaces used for pyrolysis are physically
> similar to incinerator equipment but would operate at lower
> temperature and with less air supply than would be required for
> combustion. Molten salt processes may also be used for waste
> pyrolysis. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.08 Reserved for Future Use**
>
> **.28.09 Retort/Amalgamation**
>
> ***Phase 4***---Construction associated with using retort/amalgamation
> for the removal and recovery of mercury. The contaminated medium is
> heated to volatilize the contaminants. The contaminants are captured
> or recovered by reacting with another metal, such as gold, or
> chemicals that can stabilize or convert the contaminants to highly
> insoluble forms. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.10 Solar Detoxification/Evaporation**
>
> ***Phase 4***---Construct a facility for using solar detoxification to
> photolytically degrade vaporized soil contaminants in a solar reactor
> into which sunlight is focused by a parabolic mirror array. The
> vaporized contaminants flow into the reactor after being desorbed from
> the soil when the latter is heated to about 400°C (750^o^F). UOM.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.28.11 Steam Stripping/Flushing/Reforming**
>
> ***Phase 4***---Construct a facility for using steam stripping to
> physically transfer dissolved molecules from a liquid waste stream to
> a vapor stream. Steam stripping is normally carried out as a
> continuous operation that employs a conventional fractional
> distillation column where preheated wastewater is pumped near the top
> of the distillation column and flows downward through a flow of steam
> rising from the column bottom. As the steam contacts the liquid
> wastes, the volatile organics are stripped from the liquid waste and
> carried to a condenser in a water-cooled heat exchanger and collected
> in an accumulator tank. Secondary waste treatments (e.g., off-gas), if
> not part of the unit, but are costed using other treatment
> technologies. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.12 Supercritical Water Oxidation**
>
> ***Phase 4***---Construct a facility for using supercritical water
> oxidation to improve the solubility of organic substances and salts.
> This process is also referred to as Supercritical Wet Oxidation and
> Supercritical Wet-Air Oxidation. This technology oxidizes organics at
> various concentrations with air, oxygen, or other oxidants, in the
> presence of high concentrations of water at temperatures and pressures
> above the critical point water. The critical point is where vapor and
> liquid occur. Oxidation is usually conducted at 400°C-650^o^C under
> 253x10^5^ psi. Above the critical temperature and pressure, the
> properties of water are quite different from those of normal liquid or
> atmospheric steam. Under these conditions chemicals such as organic
> substances are completely soluble in water under some supercritical
> conditions and salts are almost insoluble under other supercritical
> conditions.
>
> Reactors that can withstand the temperature, pressure, corrosive
> aspects of the system, heat exchanger, and air compressor are key
> components. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.13 Thermally Enhanced Vapor Extraction**
>
> *Phase 4*---Construction associated with using steam/hot-air injection
> or electrical resistance, electromagnetic, fiber-optic, or
> radio-frequency heating to increase the volatilization rate of
> semi-volatiles and facilitate their extraction. The process is similar
> to Soil Vapor Extraction but requires heat resistant components. Key
> components include reactor, coolers/condensers, off-gas treatment
> equipment, pumps and air blowers, particulate filters, instrumentation
> and controls, and piping. UOM=M^3^
>
> *Phase 5*---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.28.14 Molten Metal**
>
> ***Phase 4***--- Construct a facility for using a bath of molten metal
> as a solvent to reduce hazardous, toxic, and radioactive liquid,
> slurries, and solid waste to their basic elements. This process is
> also known as the Catalytic Extraction Process (CEP). With the
> addition of select reactants, these elements can be recombined to form
> valuable gases, ceramics, and metals that can be used by industry. CEP
> differs from incineration or other thermal treatment technologies
> because it does not rely on flame combustion to alter the character
> and composition of waste. Instead, CEP relies on the catalytic
> properties of the molten metal to dissolve waste compounds. The
> equipment includes waste preparation facility to store, sort, and
> reduce size of waste; sealed environment processing tank;
> instrumentation and controls to monitor the process; and off-gas
> collection and treatment unit. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, repairing equipment, and cleaning the area. This
> element also includes the cost of energy. UOM=M^3^/YR
>
> **.28.15 Hot Gas Decontamination**
>
> ***Phase 4***--- Construct a facility for raising the temperature of
> the contaminated equipment or material to 260°C (500°F) for a
> specified period of time to decontaminate materials. The gas effluent
> from the material is treated in an afterburner system to destroy all
> volatilized contaminants. The method eliminates a waste that is
> stockpiled and requires disposal as a hazardous material and permits
> reuse or disposal of scrap as non-hazardous material. Hot-gas
> decontamination can also be used for decontaminating explosives,
> masonry, or metallic structures. The method involves sealing and
> insulating the structures, heating them with a hot-gas stream to 260°C
> (500°F) for a prescribed period of time, volatilizing the explosive
> contaminants, and destroying them in an afterburner. Operating
> conditions are site-specific. Contaminants are completely destroyed.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> replacing components, and repairing equipment. UOM=M^3^/YR
>
> **.28.9X Other**
>
> ***Phase 4***---Construct or install other ex-situ thermal treatment
> units. UOM=M^2^
>
> ***Phase 5***---Perform O&M activities such as inspecting the unit,
> replacing materials, clearing the area, and repairing equipment.
> UOM=M^3^/YR

## .29.00 In-situ Stabilization/Fixation/Encapsulation

> **.29.01 Asphalt-Based Encapsulation**
>
> ***Phase 4***---Construct a facility for using asphalt-based
> encapsulation to form a matrix encapsulating contaminated liquid or
> solid wastes. The process entails mixing waste and asphalt and heating
> them until they fuse in a stable matrix. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing chemicals, and repairing components. UOM=M^2^/YR
>
> **.29.02 Grout Injection**
>
> ***Phase 4***---Acquire and install a facility for injecting grout
> directly into contaminated soil to prevent migration of the
> contaminants. Grouting will fill pores or seal voids that allow for
> infiltration of fluid and reduce pathways for contaminant transport.
> Grouting also encapsulates the contaminated soil. In most
> applications, cement is used for grouting applications. Assemblies
> include pumps for liquids or slurries, storage silos, weigh feeders,
> piping, and mixers. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing chemicals, and repairing components. UOM=M^2^/YR
>
> **.29.03 Pozzolan Process**
>
> ***Phase 4***---Construct a facility for using an in-situ pozzolan
> process for in-place encapsulation of waste material by combining
> pozzolanic (siliceous) material, lime, or Portland cement with water
> to form a concrete-like solid. Pozzolanic material includes fly ash,
> blast-furnace slag, and cement kiln dust. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing chemicals, and repairing components. UOM=M^2^/YR
>
> **.29.04 In-situ** **Vitrification**
>
> ***Phase 4***---Construction associated with using in-situ
> vitrification for in-place encapsulation of contaminated soils and
> sludge into a solid, glassy matrix by using large amounts of
> electrical current to melt the soil. The heat destroys most organics
> and captures inorganics in glass. Assemblies include electrical
> generators, electrical power distribution, electrodes, graphite placed
> over the soil to establish a conductive path, and an exhaust hood
> system to capture gaseous wastes. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. UOM=M^2^/YR
>
> **.29.05 In-situ Pipe Grouting**
>
> ***Phase 4***---Acquire and install equipment for pumping grout into
> existing pipes, including manholes, to prevent access, introduction,
> or entrance of contaminants. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing grout, and repairing components. UOM=M^3^
>
> **.29.9X Other**
>
> ***Phase 4***---Construct or install other in-situ
> stabilization/fixation/encapsulation treatment facility. UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting the
> facility, replacing materials, clearing the area, and repairing the
> stabilization/fixation/encapsulation treatment facility. UOM=M^2^/YR

## .30.00 Ex-situ Stabilization/Fixation/Encapsulation

> **.30.01 Asphalt-Base Encapsulation**
>
> ***Phase 4***---Construct a facility for using asphalt-based
> encapsulation to form a matrix encapsulating contaminated liquid or
> solid wastes. The process entails mixing waste and asphalt, placing
> the mixture in a mold, and heating it until the waste and asphalt fuse
> in a stable matrix. Asphalt-based encapsulation includes dewatering,
> organic polymers, lime, kiln dust, or Portland cement. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing chemicals, and repairing components. UOM=M^3^/YR
>
> **.30.02 Calcination**
>
> ***Phase 4***---Construct a facility for using calcination to vaporize
> water in the waste and transform chemicals in the waste to calcine
> particles. Calcination is a solidification technology in which liquid
> waste is placed in a calcinator cell heated to 500^o^C (932^o^F) by
> the combustion of oxygen and kerosene. The off-gas from the calcinator
> is passed through a combination of dry and wet clean-up systems before
> being released into the atmospheric. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.30.03 Polymer Based Encapsulation**
>
> ***Phase 4***---Construct a facility for using polymer encapsulation
> systems to incorporate waste residues in polyethylene jackets
> (thermoplastic polymers). Systems also consist of monomers or
> prepolymers that are polymerized or crosslinked by the use of
> catalysts or accelerators after being mixed with liquid wastes
> (polymerization systems). UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. UOM=M^3^/YR
>
> **.30.04 Pozzolan Process (Lime/Portland Cement)**
>
> ***Phase 4***---Construct a facility for using pozzolanic (siliceous)
> material mixing lime, or Portland cement, and water to form a
> concrete-like solid matrix in which the waste is encapsulated. Batch
> mixers or pugmills are routinely used for the mixing waste material,
> pozzolanic material, and water. Pozzolanic material includes fly ash,
> ground blast-furnace slag, and cement kiln dust. This element does not
> include excavating and transporting contaminated material; see
> Solids/Soils Containment, Collection, or Control (.19.xx) and Liquid
> Waste /Sludges Containment, Collection, or Control (.20.xx). UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. UOM=M^3^/YR
>
> **.30.05 Reserved for Future Use**
>
> **.30.06 Sludge Stabilization (Aggregate/Rock/Slag)**
>
> ***Phase 4***---Construct a facility for using sludge stabilization
> for the solidification of contaminated wastes using aggregate and rock
> and slag additives to form a uniform, stable matrix to encapsulate
> waste materials. Sludge stabilization includes pumps for liquids or
> slurries, conveyors for sludge or solids, storage silos, weigh
> feeders, piping, mixers, and disposal or storage. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. UOM=M^3^/YR
>
> **.30.07 Vitrification/Molten Glass**
>
> ***Phase 4***---Construct a facility for using vitrification to
> destroy combustible, hazardous, organic and inorganic wastes and/or
> melting the contaminants, capturing them in the molten glass. During
> the process, a pool of molten glass is developed and maintained by a
> passing a high-voltage electrical current between submerged
> electrodes. Combustible gases, mixed with air, ignite and react above
> the molten glass. Solids and noncombustible materials are incorporated
> into the glass bed, while gases are pulled out of the chamber through
> a series of filters. Assemblies include pretreatment systems
> (evaporation and sedimentation), conveyors, sumps to collect settling
> particles, and heat recovery and air pollution control systems. This
> element does not include excavating and transporting contaminated
> material; see Solids/Soils Containment, Collection or Control (.19.xx)
> and Liquid Waste /Sludges Containment, Collection, or Control
> (.20.xx). UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.30.08 Modified Sulfur Cement**
>
> ***Phase 4***---Construct a facility for using modified sulfur cement,
> commercially available thermoplastic material, to solidify
> contaminated materials. Cement is melted (at 127°C-149°C \[260
> °F-300°F\]) then mixed with the waste to form a homogenous molten
> slurry that is discharged into suitable containers for cooling,
> storage, and disposal. Sulfur dioxide and hydrogen sulfide emissions
> are limited to allowable threshold values by the relatively low
> temperatures. A variety of common mixing devices, such as, paddle
> mixers and pug mills, can be used. UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. This element also
> includes the cost of energy. UOM=M^3^/YR
>
> **.30.09 Polyethylene Extrusion**
>
> ***Phase 4***---Construct a facility for using the polyethylene
> extrusion process to mix polyethylene binders and dry waste materials
> using a heated cylinder containing a mixing/transport screw. The
> heated, homogenous mixture exits the cylinder through an output die
> into a mold, where it cools and solidifies. Polyethylene's properties
> produce a very stable, solidified product. The process has been tested
> on nitrate salt wastes at plant-scale, establishing its viability, and
> on various other wastes at the bench and pilot scale. Equipment needed
> includes waste-drying or -heating unit, conveyers and feeders, mixing
> tank and mixer, extruder, storage tanks, and off-gas treatment unit.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as monitoring the process,
> preparing additives, and repairing components. This element also
> includes energy cost. UOM=M^3^/YR
>
> **.30.10 Emulsified Asphalt**
>
> ***Phase 4***---Construction associated with using asphalt
> emulsification to transfer waste in water to an asphalt solid that is
> impermeable to water. Asphalt emulsions are very fine droplets of
> asphalt, dispersed in water, that are stabilized by chemical
> emulsifying agents. The emulsions are available as either cationic or
> anionic emulsions. The emulsified asphalt process involves adding
> emulsified asphalt having the appropriate charge to hydrophilic liquid
> or semi-liquid wastes at ambient temperature. After mixing, the
> emulsion breaks, the water in the waste is released, and the organic
> phase forms a continuous matrix of hydrophobic asphalt around the
> waste solids. In some cases, neutralizing agents, such as lime or
> gypsum, may be required. After setting and curing, the waste is
> uniformly distributed throughout the resulting solid asphalt, which is
> impermeable to water. UOM=M^3^
>
> ***Phase 5***---O&M activities such as process monitoring the process,
> preparing additives, and repairing components. UOM=M^3^/YR
>
> **.30.9X Other**
>
> ***Phase 4***---Construct or install other ex-situ
> stabilization/fixation/encapsulation treatment facility. UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting the
> facility, replacing materials, clearing the area, and repairing the
> treatment facility. UOM=M^3^/YR

## .31.00 Facility Decommissioning and Dismantlement

> **.31.01 Nuclear Facility Shutdown and Inspection**
>
> ***Phases1-4***---This element includes activities such as plant
> shutdown and inspection, shutdown of unnecessary equipment,
> compilation and verification of as-built drawings, and other general
> housekeeping activities. UOM=M^3^
>
> ***Phase 5***---This element includes costs for operating and
> maintaining the equipment for facility shutdown and inspection.
> UOM=M^3^/YR
>
> *31.01.01 Plant Shutdown and Inspection*
>
> ***Phase 4***---Perform nuclear facility shutdown activities and
> inspection of the plant. UOM=M^2^/YR
>
> ***Phase 5***---Operate and maintain equipment used during plant
> shutdown and inspection. UOM=M^2^/YR
>
> *.31.01.02 Shutdown of Unnecessary Equipment*
>
> ***Phase 4***---Shut down or turn off unnecessary equipment, systems,
> and processes. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used during shutdown of
> unnecessary equipment activities. UOM=EA
>
> *.31.01.03 Compilation/Verification of As-Built Drawings*
>
> ***Phase 4***---Compile and verify as-built drawings for nuclear
> facility shutdown and inspection. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used during
> compilation/verification of as-built drawings. UOM=EA
>
> *.31.01.04 General Housekeeping*
>
> ***Phase 4***---Perform general housekeeping activities such as
> cleaning the area, removing debris, and removing small equipment and
> furniture during and after nuclear facility shutdown and inspection.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used during general
> housekeeping activities. UOM=M^2^/YR
>
> *.31.01.05 Identification, Maintenance, and Refurbishment of Systems
> and Equipment for Reuse*
>
> ***Phases 1-4***---Identify, maintain, and refurbish systems and
> equipment from the nuclear facility for reuse. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to identify,
> maintain, and refurbish systems and equipment for reuse. UOM=EA
>
> *.31.01.06 Isolation of Power Equipment*
>
> ***Phases 1-4***---Isolate and disconnect power equipment and systems
> after nuclear facility shutdown. UOM=EA
>
> .31.01.06.01 Isolation of Power Generating Equipment
>
> ***Phases 1-4***---Isolate power-generating equipment and systems
> after nuclear facility shutdown. UOM=EA
>
> .31.01.06.02 Disconnection of Power Generating Equipment From Grid
>
> ***Phases 1-4***---Disconnect power-generating equipment and systems
> after nuclear facility shutdown. UOM=EA
>
> .31.01.06.9X Other
>
> ***Phases 1-4***---Other costs associated with isolation of power
> equipment. UOM=EA
>
> *.31.01.07 De-energization and Isolation of Non-Essential Equipment*
>
> ***Phases 1-4***---De-energize and isolate nonessential equipment and
> systems after nuclear facility shutdown. UOM=EA
>
> *.31.01.08 De-energization and Isolation of Primary and Auxiliary
> Equipment in Reactor*
>
> ***Phases 1-4***---De-energize and isolate primary and auxiliary
> equipment and systems in reactor after nuclear facility shutdown.
> UOM=EA
>
> *.31.01.9X Other*
>
> ***Phases 4 and 6***---Perform other activities associated with
> isolating power equipment. UOM=EA
>
> **.31.02 Deactivation**
>
> ***Phase 4***---Prepare to place a facility in a safe and stable
> condition to minimize the long-term cost of a surveillance and
> maintenance program, and to protect workers, the public, and the
> environment until decommissioning is complete. This process includes
> removing fuel, draining and/or de-energizing nonessential systems,
> removing stored radioactive and hazardous materials, and related
> actions. UOM=M^2^
>
> ***Phase 5***---This element includes costs for operating and
> maintaining the equipment for the activities described in Phase 4.
> UOM=M^2^/YR
>
> *.31.02.01 Defueling and Transfer of Fuel*
>
> ***Phase 4***---Perform defueling activities and transfer fuel from
> the reactor. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used during defueling
> and transfer of fuel. UOM=KG/YR
>
> .31 .02.01.01 Unloading of Fuel
>
> ***Phase 4***---Unload or load fuel. UOM=KG/YR
>
> ***Phase 5***---Operate and maintain equipment used to load/unload
> fuel. UOM=KG/YR
>
> .31 .02.01.02 Transfer of Fuel
>
> ***Phase 4***---Transfer and transport fuel. UOM=KG/YR
>
> ***Phase 5***---Operate and maintain equipment used to transfer fuel.
> UOM=KG/YR
>
> .31 .02.01.9X Other
>
> ***Phase 4***---Other costs associated with defueling and transferring
> fuel. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used during other
> defueling/transferring tasks. UOM=KG/YR
>
> *.31.02.02 Draining and Drying or Blowdown of All Systems Not in
> Operation*
>
> ***Phase 4***---Drain and dry or blowdown all systems not in
> operation. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during draining
> and drying or blowdown of systems not in operation. UOM=M^3^/YR
>
> *.31.02.03 Removal of System Fluids*
>
> ***Phase 4***---Remove or transfer system fluids during deactivation.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during removal of
> system fluids. UOM=M^3^/YR
>
> .31.02.03.01 Water
>
> ***Phase 4***---Remove or transfer water during deactivation. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during water
> removal. UOM=M^3^/YR
>
> .31.02.03.02 Oil
>
> ***Phase 4***---Remove or transfer oil during deactivation. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during oil removal
> and transfer. UOM=M^3^/YR
>
> .31.02.03.03 Heavy water (D~2~O---Deuterium Oxide)
>
> ***Phase 4***---Remove or transfer heavy water during deactivation.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during removal or
> transfer of heavy water. UOM=M^3^/YR
>
> .31.02.03.04 Sodium
>
> ***Phase 4***---Remove or transfer liquid sodium during deactivation.
> UOM=M^3^/YR
>
> ***Phase 5***---Operate and maintain equipment used during sodium
> removal. UOM=M^3^/YR
>
> .31.02.03.9X Other
>
> ***Phase 4***---Remove or transfer other system fluids during
> deactivation. UOM=M^3^/YR
>
> ***Phase 5***---Operate and maintain equipment used during removal or
> transfer of other fluids. UOM=M^3^/YR
>
> *.31.02.04 Removal of Spent Resins*
>
> ***Phase 4***---Remove or transfer spent resin during deactivation.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used during removal or
> transfer of spent resins. UOM=M^3^/YR
>
> *.31.02.05 Modification of Access and Changing Facilities*
>
> ***Phase 4***---Modify access and changing facilities during
> deactivation. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to modify access
> and changing facilities. UOM=M^2^/YR
>
> *.31.02.06 Disconnection of Power Supplies/Perform Zero Energy Checks*
>
> ***Phase 4***---Disconnect power supplies and performing of
> zero-energy checks. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to disconnect
> power supplies/perform zero-energy checks. UOM=M^2^/YR
>
> *.31.02.07 Installation of Viewing Devices*
>
> ***Phase 4***---Construct or install viewing devices. UOM=EA
>
> ***Phase 5***---Operate and maintain viewing devices. UOM=EA/YR
>
> *.31.02.08 Reduction or Elimination of Electrical and Water Supply
> Systems*
>
> ***Phase 4***---Reduce or eliminate electrical and water supply
> systems. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to reduce or
> eliminate electrical and water supply systems. UOM=M/YR
>
> *.31.02.09 Installation of Continuous Air Monitoring System*
>
> ***Phase 4***---Construct or install continuous air-monitoring
> systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to install
> continuous air-monitoring system. UOM=EA/YR
>
> *.31.02.10 Removal of Nuclear Materials*
>
> ***Phase 4***---Remove nuclear materials. UOM=M^3^/YR
>
> ***Phase 5***---Operate and maintain equipment used to remove nuclear
> materials. UOM=M^3^/YR
>
> *.31.02.11 Removal of Emergency Response Equipment, Tools, and
> Supplies*
>
> ***Phase 4***---Remove emergency response equipment, tools, and
> supplies. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> emergency response equipment, tools, and supplies. UOM=EA/YR
>
> *.31.02.12 Reserved for Future Use*
>
> *.31.02.13 Removal of All Unattached Hazardous Material*
>
> ***Phase 4***---Remove all unattached hazardous material. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> unattached hazardous material. UOM=M^3^/YR
>
> *.31.02.14 Removal of All Unattached Ordnance*
>
> ***Phase 4***---Remove all unattached ordinance. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> unattached ordnance. UOM=M^3^/YR
>
> *.31.02.15 Removal of All Unattached Radiological Materials*
>
> ***Phase 4***---Remove all unattached radiological materials. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> unattached radiological materials. UOM=M^3^/YR
>
> *.31.02.16 Nuclear Fuel Material Inventory Recovery*
>
> ***Phase 4***---Recover nuclear fuel material inventory. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to recover nuclear
> fuel material inventory. UOM=M^3^/YR
>
> *.31.02.17 Isolation of Unused-Resin Purification Stations Pending
> Subsequent Decommissioning*
>
> ***Phase 4***---Isolate unused-resin purification stations pending
> decommissioning. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to isolate
> unused-resin purification stations pending decommissioning.
> UOM=M^2^/YR
>
> *.31.02.9X Other*
>
> Phases 4---Costs associated with other deactivation activities.
> UOM=M^2^
>
> ***Phase 5***---Operation and maintenance costs of other deactivation
> equipment. UOM=M^2^/YR
>
> **.31.03 Preparation for Dormancy**
>
> ***Phase 4***---Prepare the nuclear facility for dormancy after it has
> been stabilized, shut down, and deactivated. Activities include
> ensuring that equipment/components/systems are turned off and isolated
> and that tanks and drains are emptied, cleaned, and isolated; locking
> and tagging out equipment and components; monitoring and setting up
> alarm systems; and securing the area and equipment. UOM=M^2^
>
> ***Phase 5***---Monitoring, surveillance, and inspection activities to
> ensure that the nuclear facility is safe, is not releasing
> contaminants, and is in a non-nuclear critical state. UOM=M^2^/YR
>
> *.31.03.01 Layout of Dormancy Period Control Area*
>
> ***Phase 4***---Lay out the dormancy period control area. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment to layout the dormancy
> period control area. UOM=M^2^/YR
>
> *.31.03.02 Zoning for Long-Term Storage*
>
> ***Phase 4***---Zone the facility for long-term storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to zone the
> facility for long-term storage. UOM=M^2^/YR
>
> .31.03.03 Removal of Inventory Not Suitable for Long-Term Storage
>
> ***Phase 4***---Remove inventory not suitable for long-term storage.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> inventory not suitable for long-term storage. UOM=M^3^/YR
>
> *.31.03.04 Replacement or Enhancement of Equipment and Systems with
> More Efficient Components (Also X.06.03.05)*
>
> ***Phase 4***---Replace or enhance equipment systems with more
> efficient components. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to replace or
> enhance equipment and systems with more efficient components (Also
> .06.03.05). UOM=EA/YR
>
> *.31.03.9X Other*
>
> ***Phase 4***---Other costs associated with preparation for dormancy.
> UOM=M^3^/YR
>
> ***Phase 5***---Costs to operate and maintain equipment used during
> other activities to prepare the facility for dormancy. UOM=M^3^/YR
>
> **.31.04 Hot Cell Equipment Modification**
>
> ***Phase 4***---Seal and isolate equipment in the hot cell, such as
> gloveports, bagout ports, bulkhead electrical fittings, inlet filters,
> and other penetrations into the glovebox, to prevent contamination
> spread. UOM=M^2^
>
> ***Phase 5***---This element includes maintaining sealed equipment.
> UOM=M^2^/YR
>
> *.31.04.01 Isolation of Process, Utility, and Instrument Air Line
> Penetrations*
>
> ***Phase 4***---Modify hot cell equipment to isolate process, utility,
> and instrument air-line penetrations to prevent contamination. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate
> process, utility, and instrument air-line penetrations. UOM=EA/YR
>
> *.31.04.02 Isolation of Electrical Power*
>
> ***Phase 4***---Modify hot cell equipment to isolate electrical power.
> UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate
> electrical power. UOM=EA/YR
>
> *.31.04.03 Isolation of Fire Suppression Nozzles and Temperature
> Detectors*
>
> ***Phase 4***---Modify hot cell equipment to isolate fire suppression
> nozzles and temperature detectors. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate fire
> suppression nozzles and temperature detectors. UOM=EA/YR
>
> *.31.04.04 Isolation of Exhaust Ventilation System*
>
> ***Phase 4***---Modify hot cell equipment to isolate exhaust
> ventilation system. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate exhaust
> ventilation system. UOM=EA/YR
>
> *.31.04.05 Isolation of Gloveports and Bagports*
>
> ***Phase 4***---Modify hot cell equipment to isolate gloveports and
> bagports. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate
> gloveports and bagports. UOM=EA/YR
>
> *.31.04.06 Isolation of Criticality Drains*
>
> ***Phase 4***---Modify hot cell equipment to isolate criticality
> drains. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate
> criticality drains. UOM=EA/YR
>
> *.31.04.07 Isolation of All Other Seals and Lines*
>
> ***Phase 4***---Modify hot cell equipment to isolate all other seals
> and lines. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to isolate all
> other seals and lines. UOM=EA/YR
>
> *.31.04.9X Other*

#### ***Phase 4***---Other costs associated with modifying hot cell equipment. UOM=EA

> ***Phase 5***---Costs to operate and maintain other equipment used to
> modify hot cells. UOM=EA/YR
>
> **.31.05 Site Reconfiguration, Isolating and Securing Structure**
>
> ***Phases 4 and 5***---Remove obstacles to dismantlement such as other
> projects or facilities/structures; creating barriers to intrusion; and
> ensuring structural integrity of foundations, walls, framing,
> ceilings, decking, roofs, cover blocks, platforms, and other items.
> UOM=M^2^
>
> *.31.05.01 Isolation of Tanks*
>
> ***Phases 4 and 5***---Costs to isolate tanks and to operate and
> maintain equipment used to isolate tanks. UOM=EA
>
> *.31.05.02 Isolation of Lines Entering and Exiting the Building*
>
> ***Phases 4 and 5***---Costs to isolate lines entering and exiting the
> building and to operate and maintain equipment used to isolate lines.
> UOM=M^2^
>
> *.31.05.03 Isolation of Utilities to the Building*
>
> ***Phases 4 and 5***---Costs to isolate utilities to the building and
> to operate and maintain equipment used to isolate utilities. UOM=M^2^
>
> *.31.05.04 Sealing/Securing of Potential Pathways to the Environment*
>
> ***Phases 4 and 5***---Costs to seal and secure the pathways to the
> environment to mitigate contamination and the costs to operate and
> maintain equipment used to seal and secure pathways to the
> environment. UOM=M^2^
>
> *.31.05.05 Securing/Isolation of Building From Both Personnel and
> Animals/Insects*
>
> ***Phases 4 and 5***---Costs to secure and isolate buildings from
> people, animal, and insects and to operate and maintain equipment used
> to isolate buildings. UOM=M^2^
>
> *.31.05.06 Securing of Windows and Doors*
>
> ***Phases 4 and 5***---Costs to secure windows and doors and to
> operate and maintain equipment used to secure windows and doors.
> UOM=M^2^
>
> *.31.05.07 Repairing of Roof*
>
> ***Phases 4 and 5***---Costs to repair roofs and overhead coverings
> and to operate and maintain equipment used to cover roofs and overhead
> coverings. UOM=M^2^
>
> *.31.05.08 Isolation of Containment Structure*
>
> ***Phases 4 and 5***---Costs to isolate containment structures and to
> operate and maintain equipment used to isolate containment structures.
> UOM=M^2^
>
> *.31.05.09 Removal of Obstacles to Dismantlement and Decommissioning*
>
> ***Phases 4 and 5***---Costs to remove and transfer of obstacles to
> dismantlement and decommissioning and costs to operate and maintain
> equipment used to remove and transfer such obstacles. UOM=M^2^
>
> *.31.05.10 Site Boundary Reconfiguration*
>
> ***Phases 4 and 5***---Perform indoor and outdoor site boundary
> reconfiguration and rezoning and operate and maintain boundary
> configuration equipment. UOM=M^2^
>
> .31.05.10.01 Physical Reconfiguration of Boundary
>
> ***Phases 4 and 5***---Physically reconfigure the boundary and operate
> and maintain boundary-reconfiguration equipment. UOM=M^2^
>
> .31.05.10.02 Modification of Access Ways
>
> ***Phases 4 and 5***---Modify access ways, entrances, and exits and
> operate and maintain equipment used to modify access way, entrances,
> and exits. UOM=M^2^

.31.05.10.03 Reconfiguration, Reconstruction, Security Fence O&M,
Access, Barriers, Facilities and Others

> ***Phases 4 and 5***---Reconfigure or reconstruct security fences,
> including providing access and barriers and constructing and
> maintaining other facilities (see also .05.14 and .01.03.11). This
> element also includes the costs to operate and maintain the equipment
> used for reconfiguring or reconstructing security fences. UOM=M^2^
>
> .31.05.10.9X Other
>
> ***Phases 4 and 5***---Costs to perform other site
> boundary-reconfiguration activities and to operate and maintain
> equipment used for those activities. UOM=M^2^
>
> *.31.05.11 Reconfiguration, Rerouting, and O&M of Utilities and
> Support Services (Also x.06.03.04)*
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute utilities and
> for support services to remove obstacles to dismantlement and operate
> and maintain equipment during these activities (also see .06.03.04).
> UOM=M
>
> .31.05.11.01 Electrical
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute electrical
> systems and operate and maintain equipment used to reconfigure and
> reroute electrical systems. UOM=M
>
> .31.05.11.02 HVAC
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute HVAC systems
> and to operate and maintain equipment used to reconfigure and reroute
> HVAC systems. UOM=M
>
> .31.05.11.03 Fire Protection
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute fire
> protection systems and to operate and maintain equipment used to
> reconfigure and reroute those systems. UOM=M^2^
>
> .31.05.11.04 Lifting Devices
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute lifting
> devices and to operate and maintain equipment to reconfigure and
> reroute those devices. UOM=EA
>
> .31.05.11.05 Alarms and Monitors
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute alarms and
> monitors and to operate and maintain equipment used to reconfigure and
> reroute alarms and monitors. UOM=EA
>
> .31.05.11.9X Other
>
> ***Phases 4 and 5***---Costs to reconfigure and reroute other systems
> and to operate and maintain equipment used to reconfigure and reroute
> those systems. UOM=M
>
> *.31.05.12 Reconfiguration or Modification of Containment Structure*
>
> ***Phases 4 and 5***---Costs to reconfigure or modify the containment
> structure and operate and maintain equipment used to reconfigure or
> modify the structure. UOM=M^2^
>
> *.31.05.9X Other*
>
> ***Phases 4 and 5***---Other costs associated with reconfiguring and
> rerouting utilities and support services to remove obstacle to
> dismantlement and to operate and maintain equipment used during these
> activities. UOM=M^2^.
>
> **.31.06 Removal of Fuel Handling Equipment**
>
> ***Phase 4***---Dismantle and remove fuel-handling equipment including
> fuel positioning systems, cranes, and rigs. UOM=LS
>
> ***Phase 5***---O&M costs of fuel-handling removal equipment.
> UOM=LS/YR
>
> *.31.06.01 Removal of Cranes*
>
> ***Phase 4***---Remove cranes used for fuel-handling. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove cranes.
> UOM=EA/YR
>
> *.31.06.02 Removal of Fuel Handling and Positioning Systems and
> Equipment*
>
> ***Phase 4***---Remove fuel-handling equipment, fuel-positioning
> system, and related equipment. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> fuel-handling equipment, fuel-positioning systems, and related
> equipment. UOM=EA/YR
>
> .31.06.02.01 Hoists
>
> ***Phase 4***---Remove hoists used in fuel-handling and -positioning
> systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove hoists.
> UOM=EA/YR
>
> .31.06.02.02 Bridges
>
> ***Phase 4***---Remove bridges used in fuel-handling and -positioning
> systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove bridges.
> UOM=EA/YR
>
> .31.06.02.03 Tooling
>
> ***Phase 4***---Remove tooling used in fuel-handling and -positioning
> systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove tooling.
> UOM=EA/YR
>
> .31.06.02.04 Transfer Containers
>
> ***Phase 4***---Remove transfer containers used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove transfer
> containers. UOM=EA/YR
>
> .31.06.02.05 Storage Racks
>
> ***Phase 4***---Remove storage racks used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove storage
> racks. UOM=EA/YR
>
> .31.06.02.06 Conveyors
>
> ***Phase 4***---Remove conveyors used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> conveyors. UOM=EA/YR
>
> .31.06.02.07 Upenders
>
> ***Phase 4***---Removal of upenders used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> upenders. UOM=EA/YR
>
> .31.06.02.08 Carriages
>
> ***Phase 4***---Remove carriages used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> carriages. UOM=EA/YR
>
> .31.06.02.09 Inspection Devices
>
> ***Phase 4***---Remove inspection devices used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> inspection devices. UOM=EA/YR
>
> .31.06.02.10 Cameras

***Phase 4***---Remove cameras used in fuel-handling and -positioning
systems. UOM=EA/YR

> ***Phase 5***---Operate and maintain equipment used to remove cameras.
> UOM=EA/YR
>
> .31.06.02.11 Manipulators
>
> ***Phase 4***---Remove manipulators used in fuel-handling and
> -positioning systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove
> manipulators. UOM=EA/YR
>
> .31.06.02.12 Saws
>
> ***Phase 4***---Remove saws used in fuel-handling and -positioning
> systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove saws.
> UOM=EA/YR
>
> .31.06.02.9X Other
>
> ***Phase 4***---Remove other fuel-handling and -positioning equipment.
> UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove other
> fuel-handling and -positioning equipment. UOM=EA/YR
>
> *.31.06.9X Other*
>
> ***Phase 4***---Remove other fuel handling equipment. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used during other tasks
> associated with removing fuel-handling equipment. UOM=EA/YR
>
> **.31.07 Radiological Inventory Categorization for D&D**
>
> ***Phases 4 and 5***---Develop an estimate of radionuclide quantities
> presents in the facility and the nature of their principal physical
> and chemical forms. Apart from spent fuel, the radiological inventory
> can be divided into two categories: (1) activation of structural
> materials and (2) surface contamination. This contamination may
> consist of activated corrosion products, fuel fragments, and/or
> fission products. UOM=LS
>
> *.31.07.01 Reserved for Future Use*
>
> *.31.07.02 Calculations to Evaluate Inventory*
>
> ***Phases 4 and 5***---Costs to perform calculations to evaluate
> radiological inventory and to operate and maintain equipment used
> during those calculations. UOM=LS
>
> *.31.07.9X Other*
>
> ***Phases 4 and 5***---Costs of performing other tasks associated with
> categorizing the radiological inventory for D&D tasks and to operate
> and maintain equipment used during those tasks. UOM=LS
>
> **.31.08 Preparation and Decontamination of Area and Equipment**
>
> ***Phase 4***---Locate all surface contamination on walls, floors, and
> equipment; construct equipment; and treat, stabilize, or remove all
> contamination using techniques such as chemical extraction, coatings,
> lasers, physical methods, thermal methods, vacuuming/blasting, and
> washing. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the equipment used to treat,
> stabilize, or remove all contamination on walls, floors, and
> equipment. UOM=M^2^/YR
>
> *31.08.01 Decontamination of Systems for Dose Reduction of Controlled
> Area*
>
> ***Phase 4***---Prepare and decontaminate systems for dose reduction
> of controlled areas and for other purposes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> systems for dose reduction of controlled area. UOM=M^2^/YR
>
> *.31.08.02 Washing of Sump Areas to Remove Excess Residual Chemicals*
>
> ***Phase 4***---Wash sump areas to remove excess residual chemicals or
> for other purposes. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to wash sump areas
> to remove excess residual chemicals. UOM=M^2^/YR
>
> *.31.08.03 Protective Clothing/Breathing Apparatuses*
>
> ***Phase 4***---Use of protective equipment and breathing apparatus
> for decontamination. UOM=EA
>
> ***Phase 5***---Operate and maintain protective clothing/breathing
> apparatuses. UOM=EA/YR
>
> *.31.08.04 Decontamination and Release of Rad Zones*
>
> ***Phase 4***---Decontaminate and release rad zones. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> and release rad zones. UOM=M^2^/YR
>
> *.31.08.05 Reserved for future use*
>
> *.31.08.06 Surface Decontamination of Floors*
>
> ***Phase 4***---Conduct surface decontamination of floors. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment to decontaminate floor
> surfaces. UOM=M^2^/YR
>
> *.31.08.07 Surface Decontamination of Walls*
>
> ***Phase 4***---Conduct surface decontamination of walls. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> wall surfaces. UOM=M^2^/YR
>
> *.31.08.08 Surface Decontamination of Equipment/Dismantled Piping*
>
> ***Phase 4***---Conduct surface decontamination of equipment and
> dismantled piping. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> the surfaces of equipment/dismantled piping. UOM=M^2^/YR
>
> *.31.08.09 Surface Decontamination of Piping and Tank Internals*
>
> ***Phase 4***---Conduct surface decontamination of piping and tank
> internals. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> the surfaces of piping and tank internals. UOM=M^2^/YR
>
> *.31.08.10 Decontamination of Reactor Vessel and Internals*
>
> ***Phase 4***---Conduct decontamination of reactor vessels and
> internals. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> reactor vessel and internals. UOM=M^2^/YR
>
> *.31.08.11 Decontamination of Primary and Auxiliary Systems*
>
> ***Phase 4***---Decontaminate primary and auxiliary systems. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> primary and auxiliary systems. UOM=M^2^/YR
>
> *.31.08.12 Decontamination of Biological Shield*
>
> ***Phase 4***---Decontaminate the biological shield. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> the biological shield. UOM=M^2^/YR
>
> *.31.08.13 Decontamination of Spent Fuel Pool Linings (Also X.31.13)*
>
> ***Phase 4***---Decontaminate spent fuel pool linings. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> spent fuel pool linings (Also .31.13). UOM=M^2^/YR
>
> *.31.08.14 Decontamination of Areas and Equipment in Hot Cells*
>
> ***Phase 4***---Decontaminate area and equipment in hot cells.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> areas and equipment in hot cells. UOM=M^2^/YR
>
> *.31.08.15 Decontamination for Recycling and Reuse*
>
> ***Phase 4***---Decontaminate materials for recycling and reuse.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> materials for recycling and reuse. UOM=M^2^/YR
>
> *.31.08.16 Locating Areas to Be Decontaminated*
>
> ***Phase 4***---Define and locate areas to be decontaminated. UOM=LS
>
> ***Phase 5***---Operate and maintain equipment used to locate areas to
> be decontaminated. UOM=LS
>
> *.31.08.17 Reconfiguration of Area and Locations*
>
> ***Phase 4***---Reconfigure and modify area and locations for, and
> resulting from, D&D activities. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to reconfigure
> area and locations. UOM=M^2^/YR
>
> *.31.08.18 Area Layout and Control/Containment Area Setup*
>
> ***Phase 4***---Layout and establish area for decontamination and
> control and contain the set-up area. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to layout area and
> control/containment area setup. UOM=M^2^/YR
>
> *.31.08.19 Decontamination Area/Facility for Equipment and Vehicles*
>
> ***Phase 4***---Construct decontamination area/facility for equipment
> and vehicles such as washing facilities, waste collection and
> handling, and environmental monitoring. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used during
> decontamination area/facility for equipment and vehicles. UOM=M^2^/YR
>
> *.31.08.20 Decontamination Area/Facility for Personnel (i.e., Showers,
> Changing Rooms, Monitors, Waste Handling)*
>
> ***Phase 4***---Construct decontamination area for personnel with
> facilities for activities such as showering, changing clothes, hand
> washing, environmental monitoring, and waste collection and handling.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used during
> decontamination area/facility for personnel. UOM=M^2^/YR
>
> *.31.08.21 Decontamination of Buildings and Stacks*
>
> ***Phase 4***---Decontaminate buildings, stacks, and other structures.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to decontaminate
> buildings, stacks, and other structures. UOM=M^2^/YR
>
> *.31.08.9X Other*
>
> ***Phase 4***---Perform other activities required to prepare for and
> decontaminate areas and equipment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to prepare for and
> decontaminate other areas and equipment. UOM=M^2^/YR
>
> **.31.09 Dismantling and Removal of Contaminated Equipment/Material**
>
> ***Phases 4 and 5***---This element includes cutting, sizing, and
> removing contaminated equipment, instrument tubing, piping, tanks,
> structures, stacks, and other components. UOM=M^2^
>
> *.31.09.01 Cutting, Sizing, and Removal of Equipment*
>
> ***Phases 4 and 5***---Cut, size, and remove contaminated equipment
> and material. Operate and maintain equipment used to cut, size, and
> remove equipment. UOM=KG
>
> *.31.09.02 Cutting, Sizing, and Removal of Instrument Tubing*
>
> ***Phases 4 and 5***---Cut, size, and remove contaminated instrument
> tubing. Operate and maintain equipment used to cut, size, and remove
> instrument tubing. UOM=M
>
> *.31.09.03 Cutting, Sizing, and Removal of Piping*
>
> ***Phases 4 and 5***---Cut, size, and remove contaminated piping.
> Operate and maintain equipment used to cut, size, and remove piping.
> UOM=M
>
> .31.09.03.01 Establishment of Containment, Whether by Temporary
> Barriers or by Tenting

***Phases 4 and 5***---Establish containment such as temporary barriers
or tents. Operate and maintain equipment used to establish containment.
UOM=M^2^

> .31.09.03.02 Removal of Concrete Structures Around Embedded Piping
>
> ***Phases 4 and 5***---Remove contaminated structure around embedded
> piping. Operate and maintain equipment used to remove concrete
> structures around embedded piping. UOM=M^2^
>
> .31.09.03.03 Removal of the Embedded Piping
>
> ***Phases 4 and 5***---Remove contaminated embedded piping. Operate
> and maintain equipment used to removal embedded piping. UOM=M
>
> .31.09.03.9X Other
>
> ***Phases 4 and 5***---Cut, size, and removal other contaminated
> piping. Operate and maintain equipment used to cut, size, and remove
> other piping activities. UOM=M^2^
>
> *.31.09.04 Cutting, Sizing, and Removal of Tanks*
>
> ***Phases 4 and 5***---Cut, size, and remove contaminated tanks.
> Operate and maintain equipment used to cut, size, and remove tanks.
> UOM=M^3^
>
> *.31.09.05 Cutting, Sizing, and Removal of Structures/Stacks*
>
> ***Phases 4 and 5***---Cut, size, and remove contaminated structures,
> columns, and stacks. Operate and maintain equipment used to cut, size,
> and remove structures, columns, and stacks. UOM=M^3^
>
> *.31.09.06 Sorting and Segregation of Materials and Components*
>
> ***Phases 4 and 5***---Sort and segregate materials and components.
> Operate and maintain equipment used to sort and segregate materials
> and components. UOM=M^3^
>
> *.31.09.9X Other*
>
> ***Phases 4 and 5***---Perform other activities to dismantle and
> remove contaminated equipment and material. Operate and maintain
> equipment used during other activities related to dismantling and
> removing contaminated equipment/material. UOM=M^3^
>
> **.31.10 Dismantling Operations on Reactor Vessel and Internals**
>
> ***Phase 4***---Remove the reactor pressure vessel, internal and
> attached piping, control rods, assemblies, instrumentation, and other
> internal components. UOM=EA

***Phase 5***---O&M of dismantling equipment. UOM=EA/YR

> *.31.10.01 Cutting, Sizing, and Removal of Flat Stock and Pressure
> Vessels*
>
> ***Phase 4***---Cut, size, and remove contaminated flat stock and
> pressure vessels. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove flat stock and pressure vessels. UOM=KG/YR
>
> *.31.10.02 Cutting, Sizing, and Removal of Internal and Attached
> Piping*
>
> ***Phase 4***---Cut, size, and remove contaminated internal and
> attached piping. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove internal and attached piping. UOM=M/YR
>
> *.31.10.03 Cutting, Sizing, and Removal of Control Rods*
>
> ***Phase 4***---Cut, size, and remove reactor control rods. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove control rods. UOM=M/YR
>
> *.31.10.04 Cutting, Sizing, and Removal of Assemblies*
>
> ***Phase 4***---Cut, size, and remove contaminated assemblies. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove assemblies. UOM=KG/YR
>
> *.31.10.05 Cutting, Sizing, and Removal of Instrumentation*

***Phase 4***---Cut, size, and remove other contaminated instrumentation
and controls. UOM=KG

> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove other instrumentation and controls. UOM=KG/YR
>
> *.31.10.06 Cutting, Sizing, and Removal of Other Internals*
>
> ***Phase 4***---Cut, size, and remove other contaminated internals.
> UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove other internals. UOM=KG/YR
>
> *.31.10.07 Disconnecting of Reactor Vessels and Internals*
>
> ***Phase 4***---Disconnect reactor vessels and internals. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to disconnect
> reactor vessels and internals. UOM=M^3^/YR
>
> .31.10.07.01 Control-rod Blades and Motors, Rod Guide Tubes, Reactor
> Scram Assembly (RSA)-Guide Tubes

***Phase 4***---Disconnect the control-rod blades and motors, rod guide
tubes, and RSA guide tubes. UOM=KG

> ***Phase 5***---Operate and maintain equipment used to disconnect
> control-rod blades and motors, rod guide tubes, RSA guide tubes.
> UOM=KG/YR
>
> .31.10.07.02 Reactor Pressure Vessel Top Head

###### ***Phase 4***---Disconnect the reactor pressure vessel top head.. UOM=KG

***Phase 5***---Operate and maintain equipment used to disconnect the
reactor pressure vessel top head. UOM=KG/YR

> .31.10.07.03 Reactor Core Top Head
>
> ***Phase 4***---Disconnect the reactor core top head. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect the
> reactor core top head. UOM=KG/YR
>
> .31.10.07.04 Steam Dryer
>
> ***Phase 4***---Disconnecting the steam dryer. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect the
> steam dryer. UOM=KG/YR
>
> .31.10.07.05 Feedwater Sparger Ring
>
> ***Phase 4***---Disconnect the feedwater sparging ring. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect the
> feedwater sparger ring. UOM=KG/YR
>
> .31.10.07.06 Core Shroud, Including Fixing
>
> ***Phase 4***---Disconnect the core shroud, including fixing.. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect the
> core shroud, including fixing. UOM=KG/YR
>
> .31.10.07.07 Reactor pressure vessel including support skirt and
> insulation
>
> ***Phase 4***---Disconnect the reactor pressure vessel, including the
> support skirt and insulation. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect the
> reactor pressure vessel, including the support skirt and insulation.
> UOM=KG/YR
>
> .31.10.07.9X Other
>
> ***Phase 4***---Perform other activities associated with disconnecting
> reactor vessels and internals. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to perform other
> activities associated with disconnecting reactor vessels and
> internals. UOM=KG/YR
>
> *.31.10.08 Preparation of Work Area*
>
> ***Phase 4***---Prepare the work area. UOM=M^2^

***Phase 5***---Operate and maintain equipment used to prepare the work
area. UOM=M^2^/YR

> *.31.10.09 Handling Devices and Protection Systems*

***Phase 4***---Dismantle handling devices and protection systems.
UOM=EA

> ***Phase 5***---Operate and maintain equipment used to dismantle
> handling devices and protection systems. UOM=EA/YR
>
> *.31.10.10 Removal of Handling Devices and Protection Systems*
>
> ***Phase 4***---Remove handling devices and protection systems. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to remove handling
> devices and protection systems. UOM=EA/YR
>
> *.31.10.11 Sorting and Segregation of Materials and Components*
>
> ***Phase 4***---Sort and segregate materials and components. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to sort and
> segregate materials and components. UOM=M^3^/YR
>
> *.31.10.12 Dams on Vessel Nozzles or Gates to Isolate and Contain Pool
> Being Used for Disassembly (If Performed Underwater)*
>
> ***Phase 4***---Dismantle dams on vessel nozzles or gates to isolate
> and contain the pool used for disassembly. UOM=EA

***Phase 5***---Operate and maintain equipment used to dismantle dams on
vessel nozzles or gates. UOM=EA/YR

> *.31.10.9X Other*
>
> ***Phase 4***---Dismantle other reactor vessel and internal
> components. UOM=EA

***Phase 5***---Operate and maintain equipment used to dismantle other
reactor vessels and internals. UOM=EA/YR

> **.31.11 Dismantling and Removal of Primary and Auxiliary Systems**
>
> ***Phase 4***---Remove the primary and auxiliary systems that include
> components such as piping, pumps, instrumentation, moisture
> separators, condensers, and shielding. UOM=M^2^
>
> ***Phase 5***---O&M of removal equipment. UOM=M^2^/YR
>
> *.31.11.01 Disconnecting, Unbolting, Disassembly/Cutting, Sizing, and
> Removal of Piping*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> piping. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, disassemble, cut, size, and remove piping. UOM=M/YR
>
> *.31.11.02 Disconnecting, Unbolting, Disassembly/Cutting, Sizing, and
> Removal of Pumps*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> pumps. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, disassemble, cut, size, and remove pumps. UOM=KG/YR
>
> *.31.11.03 Unbolting, Disassembly/Cutting, Sizing, and Removal of
> Containment Other Than Biological Shields*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> containments other than biological shields. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, cut, size, and remove containment other than biological
> shields. UOM=KG/YR
>
> *.31.11.04 Disconnecting, Unbolting, Cutting, Sizing, and Removal of
> Primary Cooling Circuits*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> primary cooling circuits. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, disassemble, cut, size, and remove primary cooling circuits.
> UOM=M/YR
>
> *.31.11.05 Removal of Subsurface Materials*
>
> ***Phase 4***---Remove subsurface materials. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> subsurface materials. UOM=M^3^/YR
>
> *.31.11.06 Disconnecting, Unbolting, Cutting, Sizing, and Removal of
> Secondary Cooling Circuits*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> secondary cooling circuits. UOM=M
>
> ***Phase 5***---Operate and maintain equipment to disconnect, unbolt,
> disassemble, cut, size, and remove secondary cooling circuits.
> UOM=M/YR
>
> *.31.11.07 Disconnecting, Unbolting, Disassembly/Cutting, Sizing, and
> Removal of Other Primary or Auxiliary Systems*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> other primary or auxiliary systems. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, disassemble, cut, size, and remove other primary or auxiliary
> systems. UOM=KG/YR
>
> *.31.11.08 Preparation of Work Area*
>
> ***Phase 4***---Prepare the work area. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment to prepare the work
> area. UOM=M^2^/YR
>
> *.31.11.09 Removal, Dismantling or Demolition of Spent Fuel Pool and
> Foundation*
>
> ***Phase 4***---Remove, dismantle, or demolish spent fuel pool and
> foundation. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove,
> dismantle or demolish spent fuel pool and foundation. UOM=M^3^/YR
>
> *.31.11.10 Removal, Dismantling or Demolition of Hot Cells*
>
> ***Phase 4***---Remove, dismantle or demolish hot cells. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove,
> dismantle, or demolish hot cells. UOM=M^3^/YR
>
> *.31.11.11 Removal, Dismantling or Demolition of Footing Drain
> Removal*
>
> ***Phase 4***---Remove, dismantle or demolish the footing drain
> removal. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove,
> dismantle, or demolish the footing drain removal. UOM=M^3^/YR
>
> *.31.11.12 Sorting and Segregation of Materials and Components*
>
> ***Phase 4***---Sort and segregate materials and components. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to sort and
> segregate materials and components. UOM=M^3^/YR
>
> *.31.11.13 Disconnecting, Unbolting, Disassembly/Cutting, Sizing, and
> Removal of Heat Exchangers*
>
> ***Phase 4***---Disconnect, unbolt, disassemble, cut, size, and remove
> heat exchangers. UOM=KG
>
> ***Phase 5***---Operate and maintain equipment used to disconnect,
> unbolt, disassemble, cut, size, and remove heat exchangers. UOM=KG/YR
>
> *.31.11.9X Other*

***Phase 4***---Perform other activities required to dismantle and
remove primary and auxiliary systems. UOM=LS

***Phase 5***---Operate and maintain equipment used to perform other
activities required to dismantle and remove primary and auxiliary
systems. UOM=LS/YR

> **.31.12 Dismantling and Removal of Biological and Thermal
> Shields/Concrete**
>
> ***Phase 4***---Remove the absorbing material placed around a reactor
> or radioactive source that is intended to reduce radiation levels.
> UOM=M^2^
>
> ***Phase 5***---O&M of removal equipment. UOM=M^2^/YR
>
> *.31.12.01 Cutting, Sizing, and Removal of Reinforcement Materials*
>
> ***Phase 4***---Cut, size, and remove reinforcement materials around
> the biological and thermal shield. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the equipment used to cut, size,
> and remove the reinforcing material. UOM=M^2^/YR
>
> *.31.12.02 Cutting, Sizing, and Removal of Biological and Thermal
> Shield/Concrete* ***Phase 4***---Cut, size, and remove biological and
> thermal shield/concrete around the reactor or radiation source
> intended to reduce radiation levels. UOM=M^2^
>
> ***Phase 5***---Operate and maintain the equipment used to cut, size,
> and remove the biological and thermal shield/concrete. UOM=M^2^/YR
>
> *.31.12.9X Other*

***Phase 4***---Perform other activities to dismantle and remove the
biological shield. UOM=M^2^

***Phase 5***---Operate and maintain equipment used to perform other
activities required to dismantle and remove the biological shield.
UOM=M^2^/YR

> **.31.13 Removal of Pool Linings**
>
> ***Phase 4***---Remove linings from spent fuel pools, which includes
> remote dismantlement of the steel lining. UOM=M^2^
>
> ***Phase 5***---O&M of removal equipment. UOM=M^2^/YR
>
> *.31.13.01 Drainage of Spent Fuel Pool*

***Phase 4***---Drain the spent nuclear fuel pools before removing the
linings. UOM=M^3^

***Phase 5***---Operate and maintain equipment used to drain the spent
fuel pools. UOM=M^3^/YR

> *.31.13.02 Removal of Pool Linings*

***Phase 4***---Remove spent fuel linings. UOM=M^2^

***Phase 5***---Operate and maintain equipment used to remove the
linings. UOM=M^2^/YR

> *.31.13.03 Removal of Contaminants in Pool*
>
> ***Phase 4***---Remove contaminants after removing spent fuel pool
> linings. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove
> contaminants. UOM=M^3^/YR
>
> *.31.13.04 Cleaning of Surface to Limit Migration of Contaminants*
>
> ***Phase 4***---Clean the surfaces to limit the migration of
> contaminants while removing spent fuel pool linings. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to clean the
> surfaces. UOM=M^2^/YR
>
> *.31.13.9X Other*

***Phase 4***---Perform other activities required to remove the pool
lining. UOM=M^2^

***Phase 5***---Operate and maintain equipment used to perform other
activities required to remove the pool lining. UOM=M^2^/YR

> **.31.14 Dismantling of In-Cell Equipment**
>
> ***Phase 4***---Dismantle hot cells including removing lead glass
> windows, internal remote-operated cranes and hoists, manipulators,
> tongs, glove ports, liquid and gas piping, electrical outlets,
> pass-through, fire suppression equipment, lighting, ventilation, and
> other equipment. UOM=EA
>
> ***Phase 5***---O&M of removal equipment. UOM=EA/YR
>
> *.31.14.01 Cutting, Sizing, and Removal of Lead Glass Windows*
>
> ***Phase 4***---Cut, size, and remove the hot cell lead-glass windows.
> UOM= M^2^
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell lead-glass windows. UOM= M^2^/YR
>
> *.31.14.02 Cutting, Sizing, and Removal of Internal Remote Operated
> Cranes*
>
> ***Phase 4***---Cut, size, and remove the hot cell internal
> remote-operated cranes and hoists. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell internal remote-operated cranes and hoists. UOM=EA/YR
>
> *.31.14.03 Cutting, Sizing, and Removal of Manipulators*
>
> ***Phase 4***---Cut, size, and remove the hot cell manipulators.
> UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell manipulators. UOM=EA/YR
>
> *.31.14.04 Cutting, Sizing, and Removal of Gloveports and Bagports*
>
> ***Phase 4***---Cut, size, and remove the hot cell gloveports and
> bagports. UOM=EA
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell gloveports and bagports. UOM=EA/YR
>
> *.31.14.05 Cutting, Sizing, and Removal of Liquid and Gas Piping*
>
> ***Phase 4***---Cut, size, and remove the hot cell liquid and gas
> piping. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell liquid and gas piping. UOM=M/YR
>
> *.31.14.06 Cutting, Sizing, and Removal of Ventilation Systems*
>
> ***Phase 4***---Cut, size, and remove the hot cell ventilation system.
> UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell ventilation system. UOM=M/YR
>
> *.31.14.07 Cutting, Sizing, and Removal of Lighting and Electrical
> Systems*
>
> ***Phase 4***---Cut, size, and remove the hot cell lighting and
> electrical system. UOM=M
>
> ***Phase 5***---Operate and maintain equipment to cut, size, and
> remove hot cell lighting and electrical system. UOM=M/YR
>
> *.31.14.08 Cutting, Sizing, and Removal of Fire Suppression Systems*
>
> ***Phase 4***---Cut, size, and remove the hot cell fire-suppression
> system. UOM=M
>
> ***Phase 5***---Operate and maintain equipment used to cut, size, and
> remove hot cell fire-suppression system. UOM=M/YR
>
> *.31.14.9X Other*

***Phase 4***---Perform other activities required to dismantle hot cell
equipment. UOM=M

***Phase 5***---Operate and maintain equipment used to perform other
activities required to dismantle hot cell equipment. UOM=M/YR

> **.31.15 Removal of Other Material and Equipment from Containment
> Structure**
>
> ***Phase 4***---This element includes removing all material and
> equipment not specified previously. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to remove all
> material and equipment not specified previously. UOM=M^3^/YR
>
> **.31.16 Facility (Controlled Area) Hardening, Isolation, or
> Entombment**
>
> ***Phase 4***---Construction associated with encasing radioactive
> materials in concrete or other structural material sufficiently strong
> and structurally long-lived to ensure retention of the radioactivity
> until it has decayed to levels that permit restricted release of the
> site. UOM=M^3^
>
> ***Phase 5***---O&M of equipment to perform hardening, isolation, or
> entombment. UOM=M^2^/YR
>
> *.31.16.01 Zoning for long-term Storage*
>
> ***Phase 4***---Identify and zone areas and items for long-term
> storage. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to zone areas for
> long-term storage. UOM=M^2^/YR
>
> *.31.16.02 Mothballing*
>
> ***Phase 4***---Personnel, material, and equipment costs associated
> with mothballing. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used for mothballing.
> UOM=M^2^/YR
>
> *.31.16.03 Entombment*
>
> ***Phase 4***---Entomb radioactive materials. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used to entomb
> radioactive materials. UOM=M^2^/YR
>
> *.31.16.9X Other*

***Phase 4***---Perform Other activities required for facility
(controlled area) hardening, isolation, or entombment. UOM=M^3^

***Phase 5***---Operate and maintain equipment used to perform other
activities required for facility (controlled area) hardening, isolation,
or entombment. UOM=M^3^/YR

> **.31.17 Removal of All Other Facilities, or Entire Contaminated
> Facility**
>
> ***Phase 4***---Final takedown of the facility using shears, wrecking
> balls, rams, bulldozers, implosion, or other technique/equipment.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain removal equipment, inspect and
> clean the area, and replace consumables. UOM=M^2^/YR
>
> *.31.17.01 Removal of Activated Material and Equipment Exceeding
> Release Levels*
>
> ***Phase 4***---Remove activated material and equipment exceeding
> release levels. UOM=M^3^
>
> ***Phase 5***---Operate and maintain removal equipment, inspect and
> clean the area, and replace consumables. UOM=M^2^/YR
>
> *.31.17.02 Removal of Contaminated Components That Can Only Be
> Dismantled at the End of the Removal Process*
>
> ***Phase 4***---Remove contaminated components that can be removed
> only at the end of the removal process. UOM=M^3^
>
> ***Phase 5***---Operate and maintain removal equipment, inspect and
> clean the area, and replace consumables. UOM=M^2^/YR
>
> *.31.17.03 Removal of Non-Contaminated or Decontaminated Ancillary
> Equipment*
>
> ***Phase 4***---Remove non-contaminated or decontaminated ancillary
> equipment. UOM=M^3^/YR
>
> ***Phase 5***---Operate and maintain removal equipment, inspect and
> clean the area, and replace consumables. UOM=M^2^/YR
>
> *.31.17.9X Other*

***Phase 4***---Perform other activities required for to remove all
other facilities or the entire contaminated facility. UOM=M^2^

***Phase 5***---Operate and maintain equipment required to perform other
activities to remove all other facilities or the entire contaminated
facility, inspect and clean the area, and replace consumables.
UOM=M^2^/YR

> **.31.18 Dismantling of Temporary Fuel Storage Facility**
>
> ***Phase 4***---Final takedown of the temporary fuel-storage facility
> using shears, wrecking balls, rams, bulldozers, or other
> technique/equipment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain removal equipment. UOM=M^2^/YR
>
> **.31.19 Dismantling of Intermediate Fuel Storage Facility**
>
> ***Phase 4***---Final takedown of the intermediate fuel-storage
> facility using shears, wrecking balls, rams, bulldozers, or other
> technique/equipment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain removal equipment. UOM=M^2^/YR
>
> **.31.20 Reprocessing Costs** Reprocess the equipment, components, and
> other materials for reuse. UOM=M^3^
>
> **.31.21 Dismantling or Demolition of Other Facilities**
>
> ***Phase 4***---Dismantle and demolish contaminated treatment,
> storage, or disposal facilities using shears, wrecking balls, rams,
> bulldozers, or other technique/equipment. UOM=M^2^
>
> ***Phase 5***---Operate and maintain removal equipment. UOM=M^2^/YR
>
> *.31.21.01 Dismantling or Demolition of Environmental Treatment Unit
> or Facility*
>
> ***Phase 4***---Dismantle and demolish environmental treatment units
> or facilities. UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to dismantle and
> demolish the environmental treatment unit or facility. UOM=M^2^/YR
>
> *.31.21.02 Dismantling or Demolition of Waste Storage Facilities*
>
> ***Phase 4***---Dismantle and demolish waste storage facilities.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to dismantle and
> demolish the waste storage facility. UOM=M^2^/YR
>
> *.31.21.03 Dismantling or Demolition of Waste Disposal Facilities*
>
> ***Phase 4***---Dismantle and demolish waste disposal facilities.
> UOM=M^2^
>
> ***Phase 5***---Operate and maintain equipment used to dismantle and
> demolish the waste disposal facility. UOM=M^2^/YR
>
> *.31.21.9X Other*

***Phase 4***---Perform other activities to dismantle and demolish an
environmental treatment facility or unit. UOM=M^2^

***Phase 5***---Operate and maintain equipment used to perform other
activities required to dismantle and demolish an environmental treatment
facility or unit. UOM=M^2^/YR

**.31.9x Other**

***Phases 4 and 5***---This element includes all other activities
involved in decommissioning and dismantlement not described by the
above-listed categories. UOM=LS

## .32.00 Material Handling/Transportation

> **.32.01 Waste Stream Handling/Packaging**
>
> ***Phases 1-4***---Construct a facility for lifting, packaging, and
> removing materials generated or removed from the environment. Systems
> that can aid in handling operations include automatic guided vehicles,
> palletizing robots, cranes, hoists, elevators, and conveyors. Waste is
> packaged in storage containers, receptacles, transportation packages,
> a major part of the transportation vehicle, or some other waste
> package. UOM=M^3^
>
> ***Phase 5***---Operate and maintain handling equipment. UOM=M^3^/YR
>
> *.32.01.01 Receiving, Unloading and Inspection*
>
> ***Phases 1-4***---Purchase and install equipment and systems to
> receive, unload, and inspect waste material. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment used in these
> processes. UOM=M^3^/YR
>
> *.32.01.02 Stage and Store*
>
> ***Phases 1-4***---Purchase and install equipment and systems to stage
> and store waste material generated or removed from the environment.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems used to
> stage and store waste material generated or removed from the
> environment. UOM=M^3^/YR
>
> *.32.01.03 Waste Conditioning*
>
> ***Phases 1-4***---Purchase and install equipment and systems to
> condition waste material generated or removed from the environment.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems used to
> condition waste material generated or removed from the environment.
> UOM=M^3^/YR
>
> *.32.01.04 Contact Handled Packaging/Overpacking/Labeling*
>
> ***Phases 1-4***---Purchase and install equipment and systems for
> contact-handled packaging, overpacking, and labeling of waste material
> generated or removed from the environment. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems for
> contact-handled packaging, overpacking, and labeling of waste material
> generated or removed from the environment. UOM=M^3^/YR
>
> *.32.01.05 Remote Handled Packaging/Overpacking/Labeling*
>
> ***Phases 1-4***---Purchase and install equipment and systems for
> remote-handled packaging, overpacking, and labeling of waste material
> generated or removed from the environment. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems for the
> remote-handled packaging, overpacking, and labeling of waste material
> generated or removed from the environment. UOM=M^3^/YR
>
> *.32.01.06 Washing*
>
> ***Phases 1-4***---Purchase and install equipment and systems to wash
> waste material (e.g., equipment, furniture, large blocks) generated or
> removed from the environment. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems to wash
> waste material generated or removed from the environment. UOM=M^3^/YR
>
> *.32.01.07 Waste Sorting and Segregation*
>
> ***Phases 1-4***---Purchase and install equipment and systems to sort
> and segregate waste material generated or removed from the
> environment. UOM=M^3^
>
> ***Phase 5***---Operate and maintain equipment and systems to sort and
> segregate waste material generated or removed from the environment.
> UOM=M^3^/YR
>
> *.32.01.9X Other*

***Phases 1-4***---Other activities required for waste stream handling
and packaging. UOM=M^3^

***Phase 5***---Other O&M activities for waste stream handling and
packaging. UOM=M^3^/YR

> **.32.02 Transportation Device/Equipment**
>
> ***Phases 1-4***---Construct and procure transportation
> devices/equipment such as railroads, trucks, and barges. UOM=EA
>
> ***Phase 5***---Operate and maintain transportation devices/equipment.
> UOM=EA/YR
>
> *.32.02.01 Transportation Device/Equipment for On-Site Transfers*
>
> ***Phases 1-4***---Purchase and install transportation
> devices/equipment for on-site waste transfers. UOM=EA
>
> ***Phase 5***---Operate and maintain transportation devices/equipment
> for on-site waste transfers. UOM=EA/YR
>
> *.32.02.02 Transportation Device/Equipment for Off-Site
> Transportation*
>
> ***Phases 1-4***---Purchase and install transportation devices/to ship
> waste offsite. UOM=EA
>
> ***Phase 5***---Operate and maintain transportation devices/equipment
> to ship waste offsite. UOM=EA/YR
>
> *.32.02.9X Other*

***Phases 1-4***---Purchase and install other transportation
devices/equipment. UOM=EA

***Phase 5***---Operate and maintain other transportation devices/
equipment. UOM=EA/YR

> **.32.03 OE Off-Site Destruction Transportation to DoD Facility**
>
> ***Phases 1-4***---Destroy OE at an off-site location or DoD facility.
> UOM=M^3^
>
> ***Phase 5***---Operate and maintain transportation devices/equipment
> and OE destruction. UOM=LS/YR
>
> **.32.04 Reserved for Future Use**
>
> **.32.05 Reserved for Future Use**
>
> **.32.06 Reserved for Future Use**
>
> **.32.07 Reserved for Future Use**
>
> **.32.08 Reserved for Future Use**
>
> **.32.09 Reserved for Future Use**
>
> **.32.10 Certification and Shipping**
>
> ***Phases 1-5***---Prepare, obtain, and maintain certifications and
> permits (including driver license) needed to ship and transport
> equipment/material to storage/treatment/disposal locations. This
> element also includes packaging, loading, unloading, and hauling waste
> short distances. UOM=EA
>
> *.32.10.01 Special Permits, Packaging and Transport Requirements*
>
> ***Phases 1-5***---Prepare and obtain special permits and meet
> packaging and transportation requirements for loading and hauling
> materials. UOM=EA
>
> *.32.10.02 Load and Haul Prepared Waste*
>
> ***Phases 1-5***---Load and haul prepared waste to storage/disposal
> locations that are a short distance away. Costs for waste disposal
> containers are included with this element. UOM=M^3^
>
> *.32.10.03 Load and Haul Prepared Special Materials*
>
> ***Phases 1-5***---Load and haul prepared special material to
> storage/disposal locations that are a short distance away. Costs for
> waste disposal containers are included with this element. UOM=M^3^
>
> *.32.10.9X Other*

***Phases 1-5***---Perform other activities associated with
certification and shipping. UOM=EA

> **.32.11 Transportation by Truck**
>
> ***Phases 1-5***---Truck transport of soil, liquid, solids, equipment,
> drums, sediments, sludge, and other material contaminated with
> hazardous, toxic, or radioactive waste from one location to another.
> UOM=M^3^
>
> *.32.11.01 Removed Drums/Tanks and Misc. Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive liquid
> drums/tanks, and miscellaneous items over longer distances such as
> interstate transportation. Costs for waste disposal containers are
> included in this element. UOM=M^3^
>
> *.32.11.02 Surface Water (Free Product) and Sediments Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive surface
> water (free product) and sediments over longer distances (e.g.,
> interstate). Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.11.03 Groundwater (Free Product) Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive groundwater
> (free product) over longer distances (e.g., interstate). Costs for
> waste disposal containers are included in this element. UOM=M^3^
>
> *.32.11.04 Liquid Waste/Sludge (e.g., UST/AST) Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive liquid
> wastes and sludges over longer distances (e.g., interstate). Costs for
> waste disposal containers are included in this element. UOM=M^3^
>
> *.32.11.05 Soil/Solid Waste Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive soils and
> solids over longer distances (e.g., interstate). Costs for waste
> disposal containers are included in this element. UOM=M^3^
>
> *.32.11.06 D&D Facility Contaminated Equipment/Material
> Transportation*
>
> ***Phases 1-5***---Truck hazardous, toxic, or radioactive
> equipment/material generated during facility D&D over longer distances
> (e.g., interstate). Costs for waste disposal containers are included
> in this element. UOM=M^3^
>
> *.32.11.9X Other*
>
> ***Phases 1-5***---Perform other activities associated with trucking
> waste and other material. UOM=M^3^
>
> **.32.12 Transportation by Rail**
>
> ***Phases 1-5***---Transport soil, liquid, solids, equipment, drums,
> sediments, sludge, and other material contaminated with hazardous,
> toxic, or radioactive waste by rail. UOM=M^3^
>
> *.32.12.01 Removed Drums/Tanks and Misc. Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> drums/tanks and miscellaneous over longer distances (e.g., interstate)
> by rail. Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.12.02 Surface Water (Free Product) and Sediments Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive surface
> water (free product) and sediments over longer distances (e.g.,
> interstate) by rail. Costs for waste disposal containers are included
> in this element. UOM=M^3^
>
> *.32.12.03 Groundwater (Free Product) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> groundwater (free product) over longer distances (e.g., interstate) by
> rail. Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.12.04 Liquid Waste/Sludge (e.g., UST/AST) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive liquid
> wastes and sludges over longer distances (e.g., interstate) by rail.
> Costs for waste disposal containers are included with in element.
> UOM=M^3^
>
> *.32.12.05 Soil/Solid Waste Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive soils
> and solids over longer distances (e.g., interstate) by rail. Costs for
> waste disposal containers are included in this element. UOM=M^3^
>
> *.32.12.06 D&D Facility Contaminated Equipment/Material
> Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> equipment/material generated during facility D&D over longer distances
> (e.g., interstate) by rail. Costs for waste disposal containers are
> included in this element. UOM=M^3^
>
> *.32.12.9X Other*
>
> ***Phases 1-5***---Perform other activities associated with
> transporting waste and material by rail. UOM=M^3^
>
> **.32.13 Transportation by Barge**
>
> ***Phases 1-5***---Transport soil, liquid, solids, equipment, drums,
> sediments, sludge, and other material contaminated with hazardous,
> toxic, or radioactive waste by barge, ship, or other water transport
> vessel. UOM=M^3^
>
> *.32.13.01 Removed Drums/Tanks and Misc. Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> drums/tanks and miscellaneous items by barge, ship, or other water
> transport vessel, usually for a longer distance (e.g., interstate).
> Costs for waste disposal containers are included in this element.
> UOM=M^3^
>
> *.32.13.02 Surface Water (Free Product) and Sediments Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive surface
> water (free product) and sediments by barge, ship, or other water
> transport vessel, usually for longer distances (e.g., interstate).
> Costs for waste disposal containers are included in this element.
> UOM=M^3^
>
> *.32.13.03 Groundwater (Free Product) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> groundwater (free product) by barge, ship, or other water transport
> vessel, usually for longer distances (e.g., interstate). Costs of
> waste disposal containers are included in this element. UOM=M^3^
>
> *.32.13.04 Liquid Waste/Sludge (e.g., UST/AST) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive liquid
> wastes and sludges by barge, ship, or other water transport vessel,
> usually for longer distances (e.g., interstate). Costs for waste
> disposal containers are included in this element. UOM=M^3^
>
> *.32.13.05 Soil/Solid Waste Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive soils
> and solids by barge, ship, or other water transport vessel, usually
> for longer distances (e.g., interstate). Costs for waste disposal
> containers are included in this element. UOM=M^3^
>
> *.32.13.06 D&D Facility Contaminated Equipment/Material
> Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> equipment/material generated during facility D&D by barge, ship, or
> other water transport vessel, usually for longer distances (e.g.,
> interstate). Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.13.9X Other*
>
> ***Phases 1-5***---Perform other activities associated with
> transporting waste and material by barge, ship, or other water
> transport vessel. UOM=M^3^
>
> .
>
> **.32.14 Transportation by Air**
>
> ***Phases 1-5***---Transport soil, liquid, solids, equipment, drums,
> sediments, sludge, and other material contaminated with hazardous,
> toxic, or radioactive waste by airplanes. UOM=M^3^
>
> *.32.14.01 Removed Drums/Tanks and Misc. Transportation*
>
> ***Phases 1-5***---Transport, hazardous, toxic, or radioactive
> drums/tanks and miscellaneous by airplane, usually longer distances
> (e.g., interstate). Costs for waste disposal containers are included
> in this element. UOM=M^3^
>
> *.32.14.02 Surface Water (Free Product) and Sediments Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive surface
> water (free product) and by airplane, usually for longer distances
> (e.g., interstate). Costs for waste disposal containers are included
> in this element. UOM=M^3^
>
> *.32.14.03 Groundwater (Free Product) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> groundwater (free product) by airplane, usually for longer distances
> (e.g., interstate). Costs for waste disposal containers are included
> in this element. UOM=M^3^
>
> *.32.14.04 Liquid Waste/Sludge (e.g., UST/AST) Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive liquid
> wastes and sludges by airplane, usually for longer distances (e.g.,
> interstate). Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.14.05 Soil/Solid Waste Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive soils
> and solids by airplane, usually for longer distances (e.g.,
> interstate). Costs for waste disposal containers are included in this
> element. UOM=M^3^
>
> *.32.14.06 D&D Facility Contaminated Equipment/Material
> Transportation*
>
> ***Phases 1-5***---Transport hazardous, toxic, or radioactive
> equipment/material generated during facility D&D by airplane, usually
> for longer distances (e.g., interstate). Costs for waste disposal
> containers are included in this element. UOM=M^3^
>
> *.32.14.9X Other*
>
> ***Phases 1-5***---Perform other activities associated with
> transporting waste and material by airplane. UOM=M**^3^**
>
> **.32.15 Container Handling**
>
> ***Phases 1-4***---Construction associated with systems for loading,
> unloading, and moving containers. Systems that can aid in handling
> operations include automatic guided vehicles, palletizing robots,
> cranes, hoists, elevators, and conveyors. UOM=M^3^
>
> ***Phase 5***---O&M of container-handling equipment. UOM=M^3^/YR
>
> **.32.9X**

***Phases 1-5***---Costs associated with other material handling and
transportation activities.

## .33.00 Disposal

> **.33.01 Reserved for Future Use**
>
> **.33.02 Reserved for Future Use**
>
> **.33.03 Reserved for Future Use**
>
> **.33.04 On-site Government Disposal Costs, Fees, and Taxes**
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive waste at an on-site
> facility owned and operated by same Government agency as the
> generator. UOM=M^3^
>
> *.33.04.01 Drums/Tanks and Miscellaneous Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive drums/tanks and
> miscellaneous at an on-site facility owned and operated by the same
> Government agency as the generator agency. UOM=M^3^
>
> *.33.04.02 Surface Water (Free Product) and Sediments Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and/or radioactive surface water (free
> product) and sediments at an on-site facility owned and operated by
> the same Government agency as the generator agency. UOM=M^3^
>
> *.33.04.03 Groundwater (Free Product) Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and/or radioactive groundwater (free
> product) at an on-site facility owned and operated by the same
> Government agency as the generator agency. UOM=M^3^
>
> *.33.04.04 Liquid Waste/Sludge Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive liquid wastes and sludges
> at an on-site facility owned and operated by the same Government
> agency as the generator agency. UOM=M^3^
>
> *.33.04.05 Soil/Solid Waste Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive soils and solids at an
> on-site facility owned and operated by the same Government agency as
> the generator agency. UOM=M^3^
>
> *.33.04.06 D&D Facility Contaminated Equipment/Material Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive equipment/material at an
> on-site facility owned and operated by the same Government agency as
> the generator agency. UOM=M^3^
>
> *.33.04.9X Other*
>
> ***All Phases***---Costs, fees, and taxes paid by the generator to
> dispose of other hazardous, toxic, or radioactive materials and waste
> at an on-site facility owned and operated by the same Government
> agency as the generator agency. UOM=M^3^
>
> **.33.05 On-site Commercial Disposal Costs, Fees, and Taxes**
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive waste at an on-site
> commercial facility located on the waste generator's site but owned
> and operated by a private company. UOM=M^3^
>
> *.33.05.01 Drums/Tanks and Miscellaneous Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and radioactive drums/tanks and
> miscellaneous items at a privately owned facility on the waste
> generator's property. UOM=M^3^
>
> *.33.05.02 Surface Water (Free Product) and Sediments Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive surface water (free
> product) and sediment at a privately owned facility on the waste
> generator's property. UOM=M^3^
>
> *.33.05.03 Groundwater (Free Product) Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive groundwater (free product)
> at a privately owned facility on the waste generator's property.
> UOM=M^3^
>
> *.33.05.04 Liquid Waste/Sludge Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive liquid wastes and sludges
> at a privately owned facility on the waste generator's property.
> UOM=M^3^
>
> *.33.05.05 Soil/Solid Waste Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive soils and solids at a
> privately owned facility on the waste generator's property. UOM=M^3^
>
> *.33.05.06 D&D Facility Contaminated Equipment/Material Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive equipment/material at a
> privately owned facility on the waste generator's property during the
> D&D of facilities. UOM=M^3^
>
> *.33.05.9X Other*
>
> ***All Phases***---Costs, fees, and taxes paid by the generator to
> dispose of other hazardous, toxic, or radioactive materials and waste
> at a privately owned facility on the waste generator's property.
> UOM=M^3^
>
> **.33.06 Off-site DOE Disposal Costs, Fees, and Taxes**
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and/or radioactive waste at an off-site
> facility owned and operated by DOE. UOM=M^3^
>
> *.33.06.01 Drums/Tanks and Miscellaneous Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive drums/tanks and
> miscellaneous items at an off-site DOE facility. UOM=M^3^
>
> *.33.06.02 Surface Water (Free Product) and Sediments Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive surface water (free
> product) and sediments at an off-site DOE facility. UOM=M^3^
>
> *.33.06.03 Groundwater (Free Product) Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive groundwater (free product)
> at an off-site DOE facility. UOM=M^3^
>
> *.33.06.04 Liquid Waste/Sludge Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive liquid wastes and at an
> off-site DOE facility. UOM=M^3^
>
> *.33.06.05 Soil/Solid Waste Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive soils and solids at an
> off-site DOE facility. UOM=M^3^
>
> *.33.06.06 D&D Facility Contaminated Equipment/Material Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive equipment/material during
> the D&D of facilities at an off-site DOE facility. UOM=M^3^
>
> *.33.06.9X Other*
>
> ***All Phases***---Costs, fees, and taxes paid by the generator to
> dispose of other hazardous, toxic, or radioactive materials and waste
> at an off-site DOE facility. UOM=M^3^
>
> **.33.07 Off-site Other Government Disposal Costs, Fees, and Taxes**
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive waste at an off-site
> facility owned and operated by a Government agency other than the
> generator agency. UOM=M^3^
>
> *.33.07.01 Drums/Tanks and Miscellaneous Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive drums/tanks and
> miscellaneous items at an off-site facility owned and operated by a
> Government agency other than the generator agency. UOM=M^3^
>
> *.33.07.02 Surface Water (Free Product) and Sediments Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive surface water (free
> product) and sediments at an off-site facility owned and operated by a
> Government agency other than the generator agency. UOM=M^3^
>
> *.33.07.03 Groundwater (Free Product) Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and/or radioactive groundwater (free
> product) at an off-site facility owned and operated by a Government
> agency other than the generator agency. UOM=M^3^
>
> *.33.07.04 Liquid Waste/Sludge Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive liquid wastes and sludges
> at an off-site facility owned and operated by a Government agency
> other than the generator agency. UOM=M^3^
>
> *.33.07.05 Soil/Solid Waste Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive soils and solids at an
> off-site facility owned and operated by a Government agency other than
> the generator agency. UOM=M^3^
>
> *.33.07.06 D&D Facility Contaminated Equipment/Material Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, and/or radioactive equipment/material at
> an off-site facility owned and operated by a Government agency other
> than the generator agency. UOM=M^3^
>
> *.33.07.9X Other*
>
> ***All Phases***---Costs, fees, and taxes paid by the generator to
> dispose of other hazardous, toxic, or radioactive materials and waste
> at an off-site facility owned and operated by a Government agency
> other than the generator agency. UOM=M^3^
>
> **.33.08 Off-Site Commercial Disposal Costs, Fees, and Taxes**
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive waste at an off-site
> commercial facility. The disposal facility is owned and operated by a
> private company, and the facility is located outside of waste
> generator property. UOM=M^3^
>
> *.33.08.01 Drums/Tanks and Miscellaneous Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive drums/tanks and
> miscellaneous items at a private facility outside the waste generator
> property. UOM=M^3^
>
> *.33.08.02 Surface Water (Free Product) and Sediments Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive surface water (free
> product) and sediments disposal at a private facility outside the
> waste generator property. UOM=M^3^
>
> *.33.08.03 Groundwater (Free Product) Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive groundwater (free product)
> disposal at a private facility outside the waste generator property.
> UOM=M^3^
>
> *.33.08.04 Liquid Waste/Sludge Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive liquid wastes and sludges
> at a private facility outside the waste generator property. UOM=M^3^
>
> *.33.08.05 Soil/Solid Waste Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive soils and solids at a
> private facility outside the waste generator property. UOM=M^3^
>
> *.33.08.06 D&D Facility Contaminated Equipment/Material Disposal*
>
> ***All Phases***---Costs, fees, or taxes paid by the generator to
> dispose of hazardous, toxic, or radioactive equipment/material during
> the D&D of facilities at a private facility outside the waste
> generator property during the D&D of facilities. UOM=M^3^
>
> *.33.08.9X Other*
>
> ***All Phases***---Costs, fees, and taxes paid by the generator to
> dispose of other hazardous, toxic, or radioactive materials and waste
> at an off-site commercial facility. UOM=M^3^
>
> **.33.09 Discharge to POTW**
>
> ***Phases 4 and 5***---Discharge contaminated wastewater to publicly
> owned treatments work for recycling, storage, treatment, or discharge.
> UOM=M^3^
>
> **.33.9X Other**
>
> ***All Phases***---All other activities involved in disposal not
> described by the above-listed categories. UOM=M^3^

## .34.00 Air Emission and Off-Gas Treatment

> **.34.01 Biofiltration**
>
> ***Phase 4***---Construct a biofilter to remove vapor phase organic
> streams using a biomass or soil column where the streams are degraded
> by microorganisms in the soil. Specific strains of bacteria may be
> introduced into the filter and optimal conditions provided to
> preferentially degrade specific compounds. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the unit, clearing
> the area, mixing and feeding chemicals, making repairs, and performing
> other activities to enhance microorganisms. UOM=M^3^/YR
>
> **.34.02 High Energy Corona**
>
> ***Phase 4***---Employ a High Energy Corona (HEC) mobile unit, using
> high-voltage electricity to destroy gaseous VOCs at room temperature.
> The HEC reactor is a glass tube filled with glass beads through which
> the pretreated contaminated off-gas is passed. Each reactor is 2
> inches in diameter, 4 feet long, and weighs less than 20 pounds. A
> high-voltage electrode is placed along the centerline of the reactor,
> and a grounded metal screen is attached to the outer glass surface of
> the reactor. A high-voltage power supply is connected across the
> electrodes to provide 0-50 mA of 60-Hz electricity at 30 kV. The
> electrode current and power depend upon the type and concentration of
> contaminant. HEC equipment consists of: HEC reactor in which the VOCs
> are destroyed; inlet and outlet piping containing process
> instrumentation to measure humidity, temperature, pressure,
> contaminant concentration, and mass flow rate; means for controlling
> inlet flow rates and inlet humidity; and a secondary scrubber.
> UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the unit, operation
> of equipment, replacing parts and making repairs. UOM=M^3^/YR
>
> **.34.03 Tunable Hybrid Plasma Reactor**
>
> ***Phase 4***---Construction associated with using a reactor to
> destroy organics or oxidize them to non-toxic chemicals through their
> interaction with the electrons and plasma generated from the electron
> beam. The reactor uses a moderate energy electron beam (100-300 keV)
> injected into atmospheric air containing the organic contaminants.
> Because plasma is generated, use of either alternating current or
> direct current electric fields allows a further increase in the
> electron and gas temperatures to optimize the treatment process. The
> high degree of tunability of the reactor gave rise to the name tunable
> hybrid plasma reactor. UOM=M^3^
>
> ***Phase 5***---O&M activities such as operation of equipment,
> inspecting the unit, replacing parts, and making repairs. UOM=M^3^/YR
>
> **.34.04 Membrane Separation**
>
> ***Phase 4***---Construct a facility for using membrane separation to
> treat feed streams that contain dilute concentrations of VOCs. The
> organic vapor/air separation technology involves the preferential
> transport of organic vapors through a nonporous gas separation
> membrane (a diffusion process analogous to pumping saline water
> through a reverse osmosis membrane). In this system, the feed stream
> is compressed and sent to a condenser where the liquid solvent is
> recovered. The condenser bleed stream, which contains approximately
> 5,000 ppm of the VOC, is then sent to the membrane module. The
> membrane module comprises modules of thin film membranes separated by
> plastic mesh that are wound spirally around a central collection pipe.
> In the membrane module, the stream is further concentrated to 3% VOC.
> The concentrated stream is returned to the compressor for further
> recovery in the condenser. Equipment includes compressors, membranes,
> instrumentation and control, and piping. UOM=M^3^
>
> ***Phase 5***---O&M activities such as operation of equipment,
> inspecting the unit, replacing parts, and making repairs. UOM=M^3^/YR
>
> **.34.05 Catalytic Oxidation**
>
> ***Phase 4***---Construct a facility for using catalytic oxidation to
> destroy contaminants in the exhaust gas from air strippers and SVE
> systems. The addition of a catalyst accelerates the rate of oxidation
> by adsorbing the oxygen and the contaminant on the catalyst surface
> where they react to form carbon dioxide, water, and hydrochloric gas.
> The catalyst enables the oxidation reaction to occur at much lower
> temperatures than required by a conventional thermal oxidation. VOCs
> are thermally destroyed at temperatures typically ranging from
> 320°C-540°C (600°F-1000°F) by using a solid catalyst. First, the
> contaminated air is directly preheated (electrically or, more
> frequently, using natural gas or propane) to reach a temperature
> necessary to initiate the catalytic oxidation (310°C-370°C
> \[600°C-700°F\]) of the VOCs. The preheated VOC-laden air is passed
> through a bed of solid catalysts where the VOCs are rapidly oxidized.
> Thermal oxidizers can often be converted to catalytic units after
> initially high influent contaminant concentrations decrease to less
> than 1,000-5,000 ppm. Catalyst systems used to oxidize VOCs typically
> use metal oxides such as nickel oxide, copper oxide, manganese
> dioxide, or chromium oxide. Noble metals such as platinum and
> palladium may also be used. Equipment includes blowers, heaters, heat
> exchangers, instrumentation and control, and catalyst bed. Some
> systems might need scrubbers. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the unit, replacing
> parts, and making repairs. UOM=M^3^/YR
>
> **.34.06 Thermal/Oxidation**
>
> ***Phase 4***---Construct a facility for using thermal oxidation to
> destroy contaminants in the exhaust gas from air strippers and SVE
> systems. Thermal oxidation units are typically single-chamber,
> refractory-lined oxidizers equipped with a propane or natural gas
> burner and a stack. Lightweight ceramic blanket refractory is used
> because many of these units are mounted on skids or trailers. If
> gasoline is the contaminant, heat exchanger efficiencies are limited
> to 25%-35%, and preheat temperatures are maintained below 180°C
> (530°F) to minimize the possibility of ignition occurring in the heat
> exchanger. Flame arrestors are always installed between the vapor
> source and the thermal oxidizer. Burner capacities in the combustion
> chamber range from 0.5-2 million BTUs per hour. Operating temperatures
> range from 400°C-870°C (760°F-1,600°F), and gas residence times are
> typically one second or less. UOM=M^3^
>
> ***Phase 5***---O&M activities such as operation of equipment,
> inspecting the unit, replacing parts, and making repairs. UOM=M^3^/YR
>
> **.34.07 Ultraviolet Oxidation**
>
> ***Phase 4***---Construct a facility for using UV oxidation to break
> down the chemical bonds under the influence of UV light and oxidants.
> Products of photo-degradation vary according to the matrix in which
> the process occurs, but the complete conversion of an organic
> contaminant to CO~2~, H~2~O, etc. is not probable. Equipment includes
> UV lamps, storage for oxidants, piping, process pumps, instrumentation
> and monitors, and off-gas treatment if ozone is used. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the facility,
> preparing chemicals, replacing parts, cleaning the area, and repairing
> components. UOM=M^3^/YR
>
> **.34.08 VOC Recovery and Recycle**
>
> ***Phase 4***---Construct a facility for using VOC recovery to capture
> volatile organic compounds from air streams. This technology is
> related to vapor phase carbon adsorption. A Brayton-cycle heat pump
> (BCHP) is used to condense VOCs from an air stream, a process that
> offers the potential for both recovery and either on-site or off-site
> recycling of a wide range of VOCs. The VOC-laden air stream comes from
> either vapor vacuum extraction of soil or air stripping of
> contaminated groundwater. The technology consists of activated carbon
> adsorbers located at each extraction well, plus a truck-mounted BCHP
> to regenerate the adsorbers on a periodic basis. The VOC-laden air
> from the well is passed through the carbon bed, adsorbing the VOCs.
> When the bed becomes saturated, hot nitrogen from the regenerator is
> used to desorb the VOCs from the bed. The nitrogen passes through a
> chiller, is compressed and then cooled in a recuperation unit where
> 50%-80% of the organics are recovered. The partially depleted nitrogen
> stream is then expanded through a turbine, lowering the temperature to
> as low as -101^o^C (-150^o^F) and condensing the remaining organics.
> The now-clean nitrogen passes through the recuperation unit to cool
> the VOC-laden nitrogen before returning to the carbon bed. The only
> outputs will be the clean off-gas from the well and a small amount of
> recovered organic. UOM=M^3^
>
> ***Phase 5***---O&M activities such as operation of equipment,
> inspecting the facility, replacing parts, and making repairs.
> UOM=M^3^/YR
>
> **.34.09 Internal Combustion Engine**
>
> ***Phase 4***---Construction associated with using an internal
> combustion engine to burn organic contaminants as fuel. When the
> concentration of organics is too low, auxiliary fuel is added to
> enhance the oxidation. UOM=M^3^
>
> ***Phase 5***---O&M activities such as operation of equipment,
> replacing parts, and making repairs. UOM=M^3^/YR
>
> **.34.10 Granular Activated Carbon Adsorption Gas/Vapor**
>
> ***Phase 4***--- Construct a facility for using vessels containing
> activated carbon to remove organic contaminants from gaseous waste
> streams. Organic molecules are adsorbed into the carbon, which is
> either replaced or regenerated. Items associated with carbon
> adsorption are granular activated carbon columns, pre-filters, and
> items associated with regenerating the spent carbon. Organic carbon
> analyzers are used for on-line control. Costs include the cost of a
> GAC column, and in most cases, pumps, piping, and regeneration
> equipment. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the carbon unit,
> cleaning or regenerating the carbon, and repairing components.
> UOM=M^3^/YR
>
> **.34.11 Alkali Bed Reactor**
>
> ***Phase 4***---Construct a facility for using a chemical treatment
> technique to rapidly degrade chlorinated organic compounds in strong
> alkali solutions at elevated temperatures. Soda lime, a highly
> alkaline solid composed of 95% CaO and 5% NaOH, is presented to a
> contaminated air stream in a packed bed. The destruction process is
> essentially one step for both destruction of SVOC and neutralization
> of any acid vapors. The reaction takes place at relatively low
> temperatures (350^o^C-400^o^C) as compared to thermal oxidation, which
> suggests some catalytic activity on the part of the soda lime. The end
> product is a mixture of benign, non-hazardous salts consisting of Ca
> and Na chlorides and carbonates. UOM=M^3^
>
> ***Phase 5***---O&M activities such cleaning the area, inspecting the
> facility, making repairs, replacing components, and removing and
> handling waste. UOM=M^3^/YR
>
> **.34.12 Flameless Thermal Oxidation**
>
> ***Phase 4***---Construct a heated, packed bed reactor containing a
> porous inert matrix composed of spherical or saddle shaped ceramic
> beads. The contaminated off-gas stream is ducted into a gas
> distribution plenum. The stream is then introduced to the packed bed
> where the interstitial geometry enhances the mixing and combustion of
> contaminated air and fuel. The surface characteristics of the
> interstitial matrix promote heat transfer. Its thermal capacitance
> dampens temperature changes and promotes stability of the combustion
> process even when significant changes occur in the concentration or
> composition of the off-gas stream. As the stream proceeds through the
> packed bed, it is rapidly heated to oxidation temperatures of
> 870^o^C-980^o^C (1,600^o^F-1,800^o^F) and VOC/SVOCs are broken down
> into combustion products. The interstitial geometry of the packed bed
> promotes homogeneous oxidation of all reactants avoiding the
> possibility of contaminants bypassing the flame reaction zone as can
> occur in thermal oxidation units. As with thermal and catalytic
> oxidation, flameless thermal oxidation systems make use of thermal
> recapture techniques to recover heat from the exhaust stream. UOM=M^3^
>
> ***Phase 5***---O&M activities such as cleaning the area, inspecting
> the facility, making repairs, replacing components, and removing and
> handling waste. UOM=M^3^/YR
>
> **.34.13 Condensation**
>
> ***Phase 4***---Construct a facility for using condensation to remove
> VOCs from a non-condensable gas stream. By varying the gas stream
> temperature and pressure, organic vapors condense and separate from
> the non-condensable gas stream. The condensed organics are collected
> and sometimes reused. Surface condensers are shell and tube heat
> exchangers where coolant flows inside the tube and the condensed VOC
> stream is collected outside the tube. Contact condensers operate by
> spraying a cool liquid directly into a gas stream to cool and condense
> the organic vapors. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting treatment units,
> operation of equipment, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.34.14 Flaring**
>
> ***Phase 4***---Construction associated with using flares, open-flame
> systems for the thermal destruction of volatile organic compounds. A
> typical application in the remediation area is treating off-gases from
> landfills. These off-gases may contain high concentrations of methane.
> However, in most cases, heating value of these gases may not be
> recovered economically. In a typical flare system, a pilot burner
> ignites the off-gases at the flare tip. For smokeless operation,
> flares may need an air or steam supply to provide efficient gas/air
> mixing. UOM=M^3^
>
> ***Phase 5***---O&M activities such as inspecting the treatment unit,
> operation of equipment, cleaning the area, and repairing components.
> UOM=M^3^/YR
>
> **.34.15 Synthetic Resin Adsorption**
>
> ***Phase 4***---Construct a facility for using synthetic resins to
> adsorb and remove contaminant from gaseous waste streams. The resins
> are regenerated by thermally desorbing the contaminants, which are
> transferred to a more concentrated off-gas stream for treatment.
> UOM=M^3^

***Phases 5 and 6***---Includes utilities and energy for operation and
maintenance activities such as regenerating resins, inspecting the
treatment unit, cleaning the area, and repairing components. Additional
elements from .34, Air Emission and Off-Gas Treatment should be used for
treatment of regenerant off-gas streams.

> UOM=M^3^/YR
>
> **.34.9X Other**
>
> ***Phase 4***---Construct or install other air emission and off-gas
> treatment technologies. UOM=M^3^
>
> ***Phase 5***---Perform O&M activities such as inspecting facilities,
> replacing materials, clearing the area, and making repairs on other
> air emission and off-gas treatment technologies. UOM=M^3^/YR

## .9X OTHER (Use Numbers 90-99)

***All Phases---***This element includes all second-level activities not
included in second-level elements X.01.xx to X.34.xx.