###### [Upcoming Dates Accumulator Ring:]{.underline}

**ASAC Review September 24**

**Collimator/Extraction Area/RTBT Design Review. October 9, 10**

**FY2003 Budget issues**

**BAF**

#### Magnet Specification List -- 

Individual Magnet Parameter Sheets -- **Review them and SIGN THEM OFF**

**Collimators:**

1.  RTBT Collimator #2 -- **At ORNL -- 49,200 lbs.**

2.  **Collimator lifting fixture design/weight reduction.**

3.  **Collimator end shielding redesign.**

4.  Requisition RTBT #1 **--** HEBT Collimator - Procurement STATUS

5.  HEBT Momentum Collimator -- Installation/Shielding layout.

6.  Ring Moveable Collimator -- Installation Layout. **Ta position**

7.  **Moveable Shield Drawings to Back Correction fy 2003 procurement**

#### HEBT Dipole 

####  1. 1, 2, 3, 4, 5, and 6 at ORNL

####  2. ORNL has measured the magnets.

####  3. 8D408 at ORNL 

####  

#### HEBT 12Q45 Quadrupole/16CD20 Corrector Requisition -- 

#### Production delivery of 17 magnets -- **Water fittings leaking**

#### 

#### 

#### HEBT/RTBT 27CD30 Corrector

#### **NETC -- Ordering Material**

#### 

#### HEBT/RTBT 21Q40 Quadrupole

#### Phase II Magnets to be shipped to BNL for measurement.

#### **Magnet Sled and Stand Design Status** 

#### 

#### RING MAGNETS

#### PCR -- Stands, Survey fiducials, sextupole cost, spares.

#### 902 ½ Cell Assembly Area

#### Water fitting repairs

#### **2. 1^st^ half cell assembly status**

#### 

#### 17D120

#### ITF quality progress -- 20 magnets measured and accepted.

#### Spare magnet shipping?

#### **Lifting fixture modifications -- Status** 

#### 

#### 

#### 21Q40 Quadrupole -- 17 magnets in house 

#### 21 cm Production Measurement Facility status -- **install #2**

#### Tesla Schedule - **Tesla must do 6/month**

#### 

####  

26Q Quadrupole Requisition

**2^nd^ Iteration Chamfer Machining Status.**

30Q Quadrupole Requisition -- Contract w/BNIP

1.  **MAGNET MEASUREMENT STATUS -- Pole Tip Profile Defined**

2.  **Shops Pole Tip STATUS**.

3.  Production Contract Award, New SOW -- BNIP Vacation until
    mid-September.

21S26 High Field Sextupole -- **Alpha Phone Conference**

#### 

#### 26S26 High Field Sextupole 

#### Check fit with ion pump -- **Drawings to checking -- SOW and Spec.**

#### 27CDM30 Requisition -- All Magnets Received

#### 21CO26 Corrector -- All Magnets Received

#### 21CS26 Corrector -- All Magnets Received

##### 41CDM26 Corrector -- **Magnet Measurement**

##### 36CDM26 Corrector -- **1^st^ article delivered September 15, 2002** 

##### Special Injection Magnets

Injection Septum Magnet -- To be moved to 902 spare assembled

#### Injection Dump Septum Magnet Injection Chicane Magnets #2, #3

1.  NETC Contract, PCR for spares.

Thin Foil Mechanism **-- Testing and Acceptance 7/30/02.**

Thick (Injection Dump) foil design status.

Injection Magnet #4 -- **24D64 repaired and delivery September**

##### Injection Magnet #1 Complete Redesign. 

##### Injection Kicker Magnets -- 1^st^ articles ready for testing.

#####  **Magnet being tested**

##### Prepare Statement of Work of Ferrite **P.O.**

#####  **RFQ to Shops**

#####  Ceramic Chamber Order - **Requisition** 

##### **EXTRACTION and RTBT MAGNETS**

#####  

##### Extraction Kicker Magnets -- 

##### Design Status 

##### **Design Review** 

##### Lambertson Magnet 

##### Detailed design is underway

##### **Design Review** 

#####  

##### RTBT Magnets and Line **-- DESIGN REVIEW MINUTES**

##### 

##### 17D244 Magnet Procurement -- 7/31/02 -- **Need New Scheduled Date** 

##### 36Q85 Meeting -- Drawings Complete, RFQ

##### Order placed with Raynor for Steel Cores -- **STATUS**

##### Coil Material Delivered