**[WIN Actions]{.underline}**

*as of 10/10/96*

***OUTSTANDING:***

**[SENTEL]{.underline}**

*10/9/96 telecon*

-   **Investigate location for optimal performance of CDS on PON.**

-   **Need to investigate the fact that the bridge not breaking up a
    subnet depends on the bridge's configuration at hook up.**

-   **Investigate if a file copy from your PDT to another will get
    compressed.**

*10/2/96 telecon*

-   **Patrick will call and ask questions as to whether an existing pen
    driver will work.**

*8/28/96 telecon*

-   **Mail issues - logging in 2 different places**

*from CDR - 8/9/96*

-   **Look at total RF network traffic.**

-   **Look at message filtering and supported protocols (e.g. filtering
    vs. functionality)**

-   **Determine peer to peer communications with AP fault. Add to Test
    Plan.**

**[NASA]{.underline}**

*10/9/96 telecon*

-   **Need to talk to Jim Shaver about the configuration in the O&C
    (will there be bridges, etc..)**

*9/9/96 - Meeting with Connie McFadden*

-   **Close O&C ESR.**

**[NASA - INTERNAL]{.underline}**

-   **Follow up on Jim Reid for CSR - SSPF.**

-   **Need to coordinate with Jim Shaver on routers and bridges**

***COMPLETED:***

**[SENTEL]{.underline}**

*10/2/96 telecon*

-   Andre will email John with the steps for getting this to work.

-   Sentel will call Pam Davis of GSFC to verify video telecon for
    10/11/96.

*9/18/96 telecon*

-   Sentel will write up Revisions section and email to NASA by Friday,
    9/20/96.

-   Sentel will purchase laplink cable and ship to NASA

*8/28/96 telecon*

-   Amount of funds left for purchases.

-   Done. As of 9/19/96, we have \~7K left for materials.

*from CDR - 8/9/96*

-   Look at using CDS as "Router" - Pros/Cons - Recommendation

-   CDS can be located anywhere on network.

-   Determine interaction with shared/compressed files.

-   Shared files are file copies, therefore compression does not
    interfere at all.

-   Complete Subnet roaming portion of CDR.

*7/31/96 telecon*

-   Sentel will call NASA with results from Eric Adolphe's conversation
    with Thinkpad vendor.

-   Sentel will email CDR package Friday morning, 8/2.

-   Sentel will call NASA with response from Micron about dead pixels on
    laptop.

-   Micron will send Sentel new laptop and then send to NASA.

*7/24/96 telecon*

-   Sentel will be contacting Fred Frazier and Jim Shaver for
    information on PDA and networks respectively.

-   Sentel will send NASA 1 Apple Newton.

-   Sentel will send NASA copy of June Monthly report.

-   Sentel will send NASA breakdown and cost of Fujitsu options.

*7/3/96 telecon*

-   Define Data Compression and Network Software

*6/19/96 telecon*

-   Call Delrina about new version release and training.

-   New version will be out end of July, however the software developers
    kit won't be released for another few months.

*5/29/96 telecon*

-   Update Purchase Schedule to reflect cost and amount of units.

-   Look into the GSA schedule for products.

-   Not in GSA

-   Fax NASA final Purchase Order with all options.

-   Verify WavePoint requires 110 V power.

-   100 - 250 V. Will fax specs on 6/5.

*5/23/96 telecon*

-   Provide information on availability of WaveLAN equipment.

-   2 Weeks.

-   Provide information on cost of Thinkpad Tablets.

-   8 Weeks.

-   Provide updated WIN schedule by Tuesday 5/28.

-   Provide purchase schedule by Tuesday 5/28.

*5/8/96 telecon*

-   Fax information article about PDA's.

-   Fax/email information on Notebook & tablet computers.

-   Find & disseminate information about how the AD's "handle" IP
    addresses and the impact of roaming across subnets.

*from PDR*

-   Bandwidth of the wireless system: is it shared?

-   No, it is not shared. The system sees the whole bandwidth.

-   Does the AD support 10Base2?

-   Yes it does.

-   How is the IP address assigned?

**[NASA]{.underline}**

*9/25/96 telecon*

-   Update and send PRACA requirements with revisions due to the last
    two telecons.

-   Send company names that write pen drivers.

*9/18/96 telecon*

-   Update PRACA requirements with revisions due to the last two
    telecons.

-   Send updated PRACA requirements to Sentel by Friday, 9/20/96.

*9/11/96 telecon*

-   Update PRACA requirements with revisions due to this telecon.

-   Copy of worst case PRACA**.**

-   Sentel already has a 'bad case' PRACA.

*from CDR - 8/9/96*

-   Complete Subnet roaming portion of CDR.

*8/28/96 telecon*

-   Send Sentel PRACA requirements

-   Reschedule roaming CDR

-   NASA will send defective Micron to Sentel

*7/31/96*

-   NASA will update schedule and send to Sentel.

-   NASA will send updated copy of enabler.sys and WaveLAN contact.

-   NASA will send back extra Newton cable and software.

-   NASA will contact ViTS person to find out about the video conference
    on 8/9.

*7/24/96*

-   NASA will send Sentel 1 PCMCIA card.

*6/19/96 telecon*

-   Define functionality of PDA.

-   Fred Frazier wrote it up and was sent to Sentel.

-   Check on site license for Delrina.

-   There isn't a site license, but we have 100 licenses and only using
    \~15.

-   Check on video conferencing for CDR.

-   Look into PRACA flow (possible videotape).

-   Meeting with PRACA team to develop requirements - development of
    PRACA put on backburner.

*5/29/96 telecon*

-   Fax Sentel Apple Newton information for purchase.

*5/23/96 telecon*

-   Speak to Fred Frazier to find out PDA interest.

-   Wants to order Apple Newton.

*from PDR*

-   Define functionality of portables.

**[NASA - INTERNAL]{.underline}**

-   Follow up on Jim Shaver for CSR - O&C.

-   Schedule ViTS for PRACA CDR on 10/11/96

-   Talk off-line about proxy server

-   Sentel believes that file sharing and data compression will not be a
    problem, but will test nonetheless.

-   Define PRACA Requirements.

-   Email PDR Package & System Requirements to Jim Shaver.

-   Meet with "PRACA Team" to begin user manual.

-   Meet with Bill Gary about installation of ADs in O&C.

-   Meet with Mari Poulin about installation of ADs in SSPF.

-   ESR presented to Facilities.

-   Fill out appropriate Service Requests for installations.

-   Speak with Rob about PRACA form.

-   PRACA form sent to Sentel.

-   Look into PCAC for products.

-   Only had IBM Thinkpad, not a cost savings.

-   Meet with Jim Shaver about subnet roaming.

-   Setup WaveLAN and WavePoint access points in lab.