**List of Attachments**

  ----------------------- ----------------------------------------------------------------
  **[No.]{.underline}**   **[Title]{.underline}**

  J-1                     FAA Safety Risk Management Guidance for System Acquisitions
                          (SRMGSA)

  J-2                     Contract Data Requirements List (CDRL) & Data Item Description
                          (DID) Preface

  J-3                     CDRLs

  J-4                     DIDs

  J-5                     Contractor\'s Guide for Control of Government Property (Manual
                          for Control of Property Accountable to FAA Headquarters
                          Contracts)

  J-6                     RWSL Construction Scenario

  J-7                     Hardware & Equipment (COTS), and Material Parts List

  J-8                     THL and REL Airport Configurations

  J-9                     Cost Model
  ----------------------- ----------------------------------------------------------------

[**Attachment No J-1: FAA Safety Risk Management Guidance for System
Acquisitions (SRMGSA)**](../Attachments/SRMGSA_1%204a.pdf)

**Attachment No J-2: Contract Data Requirements List (CDRL) & Data Item
Description (DID) Preface**

[Scope]{.underline}

The CDRLs and DIDs provide the format, delivery schedule, delivery
media, addressee, quantity and approval requirements for each of the
RWSL data deliverables that are identified in this Contract.

The following requirements are assumed unless otherwise specified on the
CDRL form:

1.  All "days" herein shall be calendar days (versus working days).

2.  If a delivery due date falls on a weekend or holiday, the delivery
    date shall be considered as the next business day.

3.  The Government review time will be 30 days from the scheduled
    receipt of a deliverable or 30 days after the actual receipt of a
    deliverable, whichever is later.

4.  Contractor updates to a deliverable shall be 30 days after the
    scheduled receipt of Government comments or 30 days after the actual
    receipt of Government comments, whichever is later.

5.  Delivery shall be in electronic format, in accordance with Section
    H, in Microsoft Office 2003 formats (unless otherwise stated on the
    CDRL).

6.  One hardcopy delivery shall be provided to the Contracting Officer
    for each CDRL.

7.  Date of receipt for electronic copies shall be considered to be the
    date the electronic copy is received by the Government.

8.  Date of receipt for documents that are only submitted in hardcopy
    shall be the date it is received by the Contracting Officer.

[**Attachment No J-3: Contract Data Requirements List
(CDRL)**](../Attachments/CDRLs%2003%2010%2008.zip)

  ------------------ ------------------------------------------ ------------------------
  [CDRL              [Title]{.underline}                        [SOW
  No.]{.underline}                                              Reference]{.underline}

  **Program                                                     
  Management (PM)**                                             

  PM01               Program Management Plan                    

  PM02               Program Status Report                      

  PM03               Program Metrics Report                     

  PM04               Contractor Work Breakdown Structure        

  PM05               Risk Management Plan                       

  PM06               Risk Assessment Report                     

  PM07               Contract Funds Status Report               

  PM08               Contract Performance Report                

  PM09               Integrated Master Schedule                 

  PM10               Agenda                                     

  PM11               Meeting Minutes                            

  **System Safety                                               
  Assurance (SA)**                                              

  SA01               System Safety Program Plan                 

  **Configuration                                               
  Management (CM)**                                             

  CM01               Configuration Management Plan              

  CM02               Engineering Change Proposal                

  CM03               Request for Deviation                      

  CM04               Request for Waiver                         

  CM05               Configuration Status Accounting Report     

  CM06               System Problem Report                      

  CM07               Configuration Audit Plan                   

  CM08               Functional and Physical Configuration      
                     Audit Summary Report                       

  **Quality                                                     
  Assurance (QA)**                                              

  QA01               Quality System Plan                        

  **System                                                      
  Engineering (SE)**                                            

  SE01               System/Subsystem Design Description        

  SE02               Security Plan                              

  **Hardware Design                                             
  & Development                                                 
  (HW)**                                                        

  HW01               Interface Control Document                 

  HW02               Interface Design Description               

  **Human                                                       
  Engineering (HE)**                                            

  HE01               Human Engineering Design Approach          
                     Document- Operator                         

  HE01               Human Engineering Design Approach          
                     Document- Maintainer                       
  ------------------ ------------------------------------------ ------------------------

  ------------------- ------------------------------------------ ------------------------
  [CDRL               [Title]{.underline}                        [SOW
  No.]{.underline}                                               Reference]{.underline}

  **Software Design &                                            
  Development (SW)**                                             

  SW01                Software Development Plan                  

  SW02                Software Requirements Specification        

  SW03                Software Design Description                

  SW04                Software Version Description               

  SW05                Software User Manual                       

  SW06                Software Product Specification             

  SW07                Software Transition Plan                   

  SW08                Computer Programmer\'s Manual              

  **Reliability                                                  
  (RP)**                                                         

  RP01                Reliability Program/Demonstration Plan     

  RP02                Contractor Repair Service Status Report    

  **Maintainability                                              
  (MP)**                                                         

  MP01                Maintainability Program/Demonstration Plan 

  **System Test &                                                
  Evaluation (TE)**                                              

  TE01                Contractor Master Test Plan                

  TE02                Test Plan                                  

  TE03                Test Procedure                             

  TE04                Test Report                                

  TE05                Design Review Data Package                 

  TE06                Analysis Report                            

  TE07                Notification of Test Letter                

  TE08                Test Log                                   

  **IC (Installation                                             
  and Checkout)**                                                

  IC01                Implementation Task Plan                   

  IC02                Contractor Site Engineering Report         

  IC03                Red-Lined Drawings                         

  IC04                Facility Standard Drawings                 

  IC05                Final As-Built Drawings                    

  **Integrated                                                   
  Logistics Support                                              
  (LM)**                                                         

  LM01                Integrated Support Plan                    

  LM02                Logistics Management Information (LMI)     
                      Data Products                              

  LM03                List of Recommended Site Spares            

  LM04                List of Recommended Consumables            

  LM05                Support and Test Equipment List            

  LM06                LRU Markings Report                        

  LM07                Contractor Transition Plan                 

  LM08                Tools and Test Equipment List              

  LM09                Depot Test Equipment Manuals               

  LM10                Depot Test Procedure                       
  ------------------- ------------------------------------------ ------------------------

  ------------------ ------------------------------------------ ------------------------
  [CDRL              [Title]{.underline}                        [SOW
  No.]{.underline}                                              Reference]{.underline}

  **Technical Data                                              
  (TD)**                                                        

  TD01               Engineering Drawing Tree                   

  TD02               Product Drawings                           

  TD03               Commercial Off the Shelf (COTS) Drawings   

  TD04               Commercial Off the Shelf (COTS) Manuals    

  TD05               COTS Hardware Description                  

  TD06               Manuscript Plan                            

  TD07               Manuscript Prospectus                      

  TD08               Verification and Validation Plan           

  TD09               Manuscript                                 

  TD10               Comment Resolution Report                  

  TD11               Support/Test Equipment Manuals             

  TD12               Air Traffic Operator's Manual              

  TD13               FAA Installation Point of Contact Manual   

  **Training Program                                            
  (TP)**                                                        

  TP01               Personnel Qualifications Report            

  TP02               Task and Skills Analysis Report            

  TP03               COTS Training Materials Report             

  TP04               Training Development Plan                  

  TP05               Course Design Guide                        

  TP06               Test                                       

  TP07               Classroom Training Materials               

  TP08               Student Welcome Packages                   

  TP09               Contractor\'s Presentation Plan            

  TP10               Operational Tryout Report                  

  TP11               First Course Conduct Report                

  TP12               CD-ROM With Executable and Support Files   
  ------------------ ------------------------------------------ ------------------------

[**Attachment No J-4: Data Item Description
(DID)**](../Attachments/DIDs%2003%2010%2008.zip)

[**Attachment No J-5:** **Contractor\'s Guide for Control of Government
Property**](http://fast.faa.gov/archive/v0500/docs/html_version/contractor_guide/default.htm)

SEE HYPERLINK ABOVE

**Attachment No J-6:** **RWSL Construction Scenario**

In accordance with the directions provided in Section L, the Offeror
shall address the following scenario as illustrated in Figure 1. Work is
to be performed incrementally; each task is start to finish in the order
listed below. No cost information shall be included in this section or
in Volume I.

a.  Prepare and Install a foundation pad for FLS Shelter #1. Provide
    geo-techincal testing to the existing surface prior to installing
    the sub base for concrete pad. Verify shelter size and dimensions
    prior to excavation and installation of concrete pad. The pad shall
    be constructed on top of 8" of compacted sub-base material. Identify
    considerations and actions based upon advisory circulars to properly
    design, install and finish the construction and installation.

b.  Construct a duct bank from MH #1 to FLS shelter #1. The size of the
    duct bank shall accommodate 4 (four) 4" conduits. Specify the duct
    bank size and conduit type utilized. The distance from FLS shelter
    #1 to MH #1 is 1,000'. Assume grass covered, loamy clay earth.
    Runways are closed for the duration of work.

c.  Install Fiber optic cable (4 pair, single mode, Plenum) from the air
    traffic control tower to manhole (MH) #1 (near FLS Shelter #1).
    Provide best method for installation. Include termination and test.
    The distance is 10,000'. Assume 10,000'available existing duct bank.
    Assume a 4-hour shift schedule.

d.  Install Take-Off Hold Lights (THL) #1 (32 lights). Utilize the
    trench method and provide conduit type drainage terminated to
    existing storm drain 50' from runway edge. The distance from MH #1
    to a local MH is 1,000'. The runway is rigid concrete. Runway is
    closed for construction.

e.  Install THL #2 (32 lights). Start of THL #2 array is 1,000' from the
    end of THL #1 array. The runway is overlay flexible concrete
    (overlay is 4") deep. Utilize the kerf cut method. The distance from
    MH #1 to a local MH is 3,000'. Assume 4-hour work shifts.

f.  Install REL \# 1 (6 lights). Utilize the full panel replacement
    method. Panel size is 10'x10'x24". The taxiway/runway (TW/RW) is
    rigid concrete. No sub-base rework required. The distance from MH#1
    to a local MH is 5,000'. The TW/RW is closed for construction.

g.  Install REL \# 2 (6 lights). Light-base cans and conduit
    infrastructure are in place. Installation is for light fixtures and
    associated cabling only. The center light for REL #2 is placed next
    to the center light for REL #1. Assume 4-hour work shifts.

h.  Install REL \# 3 (6 lights). The TW/RW is 2-year old asphalt.
    Utilize the kerf cut method. Install light can drainage into the
    sub-base material. The distance from MH#1 to a local MH is 10,000'.
    The distance from REL#1 to REL#3 is 5000'. Assume a 4-hour work
    shift.

i.  Provide an equipment list to populate FLS Shelter #1 for tasks (a)
    through (h). Required equipment shall include, but is not limited
    to, CCR's and master light controller(s). Provide space requirements
    and proposed CCR type and model number(s) and rational for specific
    CCR selection. The FAA will provide an FLS shelter with the required
    base electrical and environmental equipment and demarcation box for
    fiber optics.

> Assumptions:

-   Airport vaults will not be utilized. The FAA will provide a shelter,
    as Government Furnished Property (GFP), with a construction
    specification for its foundation at a later date. Existing duct
    banks may be utilized (assume adequate space is available) except
    where noted. A separate conduit will be required for the RWSL FLS
    cables. All distances represent linear feet for the scenarios below.
    See Figure 1 for illustration of airport scenario and tasks.

-   For the scenario, assume a single site.

-   Work shifts -- 4-hour work shift is performed during non-operational
    airport hours, typically 1am to 5am.

-   Lighting Cans are 24", 1-piece, galvanized.

-   Runways are 150'wide, 24" deep.

-   Taxiways are 100'wide, 12" deep.

-   Local man holes are spaced 50' from RW/TW edges.

-   The following are not to be included:

    -   Environmental studies, etc.

-   Use labor rate averages relative to the Orlando, FL area --
    Non-union.

-   Equipment, materials, and procedures utilized must conform to FLS
    specification.

-   Full airport cooperation.

Figure 1. ![](media/image1.jpeg){width="9.375in"
height="5.661111111111111in"}

[**Attachment No J-7: Hardware & Equipment (COTS), and Material Parts
List**](../Attachments/Section%20J%20-%20Hardware_EquipParts.xls)

[**Attachment J-8:** **THL and REL Airport
Configurations**](../Attachments/Section%20J%20-%20Hardware_EquipParts.xls)

The table below provides an initial government estimate of the number of
THLs and RELs for the twenty Base-period airports, as listed in Section
F.  The numbers are provided as guidance to the potential offerors and
are to be used for developing the costs for the offeror's proposal for
CLINs 0005-0007 and CLINs 0014-0019.  These numbers are estimates only
and are subject to change in the formal contract, as agreements are
consummated between the FAA and the Airport Authorities.

  ------------------------- -------------- -------------- -------------- --------------
  **Description/Airport**   **Total        **Total        **Total THLs** **Total RELs**
                            Runways**      Taxiways**                    

  **ATL**                   2              37             4              37

  **BOS**                   3              15             6              15

  **BWI**                   3              11             6              11

  **CLT**                   2              22             4              22

  **DEN**                   1              2              2              2

  **DFW**                   4              33             8              33

  **DTW**                   2              33             4              33

  **EWR**                   2              12             4              12

  **IAD**                   1              20             2              20

  **IAH**                   3              15             6              15

  **JFK**                   3              12             6              12

  **LAS**                   3              11             6              11

  **LAX**                   1              17             2              17

  **MSP**                   2              42             4              42

  **ORD**                   5              7              10             7

  **PHL**                   3              18             6              18

  **SAN**                   1              10             1              10

  **SEA**                   1              14             2              14

  **FLL**                   2              14             4              14

  **PHX**                   3              27             6              27

  **Totals**                **47**         **372**        **93**         **372**
  ------------------------- -------------- -------------- -------------- --------------

The table below provides an initial government estimate of the number of
THLs and RELs for the fourteen option year airports, as listed in
Section F.  The numbers are provided as guidance to the potential
offerors and are to be used for developing the costs for the offeror's
proposal for CLINs 0005-0007 and CLINs 0014-0019.  These numbers are
estimates only and in cases where estimates were not available, average
estimates are used.

  ----------- ------------------------- ----------- ------------ ----------- -----------
  **Option    **Description/Airport**   **Total     **Total      **Total     **Total
  Year**                                Runways**   Taxiways**   THLs**      RELs**

  **2**       **DCA**                   3           11           6           11

  **1**       **HFD**                   2           15           4           15

  **1**       **HNL**                   2           15           4           15

  **2**       **HOU**                   3           15           6           15

  **2**       **LGA**                   2           10           4           10

  **1**       **MDW**                   2           15           4           15

  **2**       **MEM**                   4           20           8           20

  **2**       **MIA**                   3           15           6           15

  **1**       **MKE**                   3           15           6           15

  **2**       **PVD**                   2           15           4           15

  **1**       **SDF**                   2           11           4           11

  **2**       **SLC**                   3           16           6           16

  **1**       **SNA**                   2           15           4           15

  **1**       **STL**                   2           22           4           22
  ----------- ------------------------- ----------- ------------ ----------- -----------

**Attachment J-9: Cost Model**