**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:25 PM

**WBS** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common

Fund cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

17899 0 0 17899 10364 2639 4069 827 127.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 2640 5280 4400 4400 4400 4400 4400 4400 34320

0 0 199.938 399.878 330.606 330.606 330.606 330.606 330.606 330.606
2583.452

Post Doc B/I 0 0 6160 13200 14960 14080 14080 14080 14080 14080 104720

0 0 258.395 559.309 632.228 593.284 593.284 593.284 593.284 593.284
4416.352

Sr Research Scientist B/I 0 0 3872 4312 4312 3608 2900 2900 2900 2900
27704

0 0 296.257 329.637 329.637 276.229 222.004 222.004 222.004 222.004
2119.776

**B/I Total** 0 0 12672 22792 23672 22088 21380 21380 21380 21380 166744

0 0 754.59 1288.824 1292.471 1200.119 1145.894 1145.894 1145.894
1145.894 9119.580

Computer Professional MR 0 0 750 0 0 0 0 0 0 0 750

0 0 61.427 0 0 0 0 0 0 0 61.427

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 640 0 0 0 0 0 0 0 640

0 0 27.809 0 0 0 0 0 0 0 27.809

Technician MR 0 0 1480 0 0 0 0 0 0 0 1480

0 0 72.716 0 0 0 0 0 0 0 72.716

**MR Total** 0 0 3160 0 0 0 0 0 0 0 3160

0 0 184.78 0 0 0 0 0 0 0 184.780

Computer Professional R 0 0 1210 2530 2860 1760 1760 1760 1760 1760
15400

0 0 115.67 231.666 247.075 137.674 137.674 137.674 137.674 137.674
1282.781

Electrical Engineer R 0 0 350 390 880 352 352 352 352 352 3380

0 0 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708 266.064

Gen Lab R 0 0 2640 0 0 0 0 0 0 0 2640

0 0 99.099 0 0 0 0 0 0 0 99.099

Page 1 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:25 PM

Mechanical Engineer R 0 0 420 420 960 352 352 352 352 352 3560

0 0 41.772 41.772 95.478 35.008 35.008 35.008 35.008 35.008 354.062

Technician R 0 0 1540 6080 4900 3380 3380 3380 3380 3380 29420

0 0 97.553 315.517 283.114 200.072 200.072 200.072 200.072 200.072
1696.544

**R Total** 0 0 6160 9420 9600 5844 5844 5844 5844 5844 54400

0 0 381.646 619.655 694.939 400.462 400.462 400.462 400.462 400.462
3698.550

**Total** 0 0 21992 32212 33272 27932 27224 27224 27224 27224 224304

0 0 1321.016 1908.479 1987.41 1600.581 1546.356 1546.356 1546.356
1546.356 13002.910

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 12.0 28.7 29.5 29.5 29.5 29.5 29.5 29.5 303.069

Travel B/I 0.0 0.0 67.5 192.1 202.3 199.3 202.3 202.3 202.3 202.3
2083.126

**B/I Total** 0.0 0.0 79.5 220.8 231.8 228.8 231.8 231.8 231.8 231.8
2386.195

Other MR 0.0 0.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 32.070

Travel MR 0.0 0.0 33.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 48.923

**MR Total** 0.0 0.0 54.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 80.993

Other R 0.0 0.0 57.8 77.0 184.6 179.5 178.6 177.8 222.8 177.8 1499.374

Travel R 0.0 0.0 55.0 117.3 116.3 76.3 76.3 76.3 76.3 76.3 929.703

**R Total** 0.0 0.0 112.8 194.3 300.9 255.8 254.9 254.1 299.1 254.1
2429.077

**Total** 0.0 0.0 246.3 415.1 532.7 484.6 486.7 485.9 530.9 485.9
4896.265

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1659 2482 2695 2241 2189 2188 2257 2188 17899

Page 2 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:26 PM

**WBS** 3.4 **Description:** Tile Calorimeter

**Institution :** **Contact**

US participation in the Scintillating Tile Hadronic Calorimeter
(Tilecal) subsystem of the ATLAS detector. US

responsibilities include mechanical, optical, and electronic systems of
one extended barrel calorimeter (approximately 1/4 of

the total Tile Calorimeter); purchase, testing, and assembly of 1/3 of
the photomultipliers for the Tile Calorimeter, and 1/2

of the front end and digitizing electronics; and full responsibility for
the special submodules and scintillation counters

comprising the Intermediate Tile Calorimeter, instrumenting the gaps
between sections of the Tile Calorimeter and between

barrel and Endcap cryostats.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

17899 0 0 17899 10364 2639 4069 827 127.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 2640 5280 4400 4400 4400 4400 4400 4400 34320

0 0 199.938 399.878 330.606 330.606 330.606 330.606 330.606 330.606
2583.452

Post Doc B/I 0 0 6160 13200 14960 14080 14080 14080 14080 14080 104720

0 0 258.395 559.309 632.228 593.284 593.284 593.284 593.284 593.284
4416.352

Sr Research Scientist B/I 0 0 3872 4312 4312 3608 2900 2900 2900 2900
27704

0 0 296.257 329.637 329.637 276.229 222.004 222.004 222.004 222.004
2119.776

**B/I Total** 0 0 12672 22792 23672 22088 21380 21380 21380 21380 166744

0 0 754.59 1288.824 1292.471 1200.119 1145.894 1145.894 1145.894
1145.894 9119.580

Computer Professional MR 0 0 750 0 0 0 0 0 0 0 750

0 0 61.427 0 0 0 0 0 0 0 61.427

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 640 0 0 0 0 0 0 0 640

0 0 27.809 0 0 0 0 0 0 0 27.809

Technician MR 0 0 1480 0 0 0 0 0 0 0 1480

0 0 72.716 0 0 0 0 0 0 0 72.716

**MR Total** 0 0 3160 0 0 0 0 0 0 0 3160

0 0 184.78 0 0 0 0 0 0 0 184.780

Computer Professional R 0 0 1210 2530 2860 1760 1760 1760 1760 1760
15400

0 0 115.67 231.666 247.075 137.674 137.674 137.674 137.674 137.674
1282.781

Electrical Engineer R 0 0 350 390 880 352 352 352 352 352 3380

0 0 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708 266.064

Gen Lab R 0 0 2640 0 0 0 0 0 0 0 2640

0 0 99.099 0 0 0 0 0 0 0 99.099

Mechanical Engineer R 0 0 420 420 960 352 352 352 352 352 3560

0 0 41.772 41.772 95.478 35.008 35.008 35.008 35.008 35.008 354.062

Technician R 0 0 1540 6080 4900 3380 3380 3380 3380 3380 29420

0 0 97.553 315.517 283.114 200.072 200.072 200.072 200.072 200.072
1696.544

Page 3 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:26 PM

**R Total** 0 0 6160 9420 9600 5844 5844 5844 5844 5844 54400

0 0 381.646 619.655 694.939 400.462 400.462 400.462 400.462 400.462
3698.550

**Total** 0 0 21992 32212 33272 27932 27224 27224 27224 27224 224304

0 0 1321.016 1908.479 1987.41 1600.581 1546.356 1546.356 1546.356
1546.356 13002.910

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 12.0 28.7 29.5 29.5 29.5 29.5 29.5 29.5 303.069

Travel B/I 0.0 0.0 67.5 192.1 202.3 199.3 202.3 202.3 202.3 202.3
2083.126

**B/I Total** 0.0 0.0 79.5 220.8 231.8 228.8 231.8 231.8 231.8 231.8
2386.195

Other MR 0.0 0.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 32.070

Travel MR 0.0 0.0 33.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 48.923

**MR Total** 0.0 0.0 54.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 80.993

Other R 0.0 0.0 57.8 77.0 184.6 179.5 178.6 177.8 222.8 177.8 1499.374

Travel R 0.0 0.0 55.0 117.3 116.3 76.3 76.3 76.3 76.3 76.3 929.703

**R Total** 0.0 0.0 112.8 194.3 300.9 255.8 254.9 254.1 299.1 254.1
2429.077

**Total** 0.0 0.0 246.3 415.1 532.7 484.6 486.7 485.9 530.9 485.9
4896.265

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1659 2482 2695 2241 2189 2188 2257 2188 17899

Page 4 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:27 PM

**WBS** 3.4.1 **Description:** TileCal - Specific Costs

**Institution :** **Contact**

System-specific costs represent M&O costs associated with the Tile
Calorimeter System and supported by the US ATLAS

collaborators. Including maintenance cost related to power supplies,
system maintenance, and any overall special

detector maintenance and telecommunication cost resulting from US
participation in the support of the Tile Calorimeter.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

14467 0 0 14467 8880 2232 2632 722 103.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 2640 5280 4400 4400 4400 4400 4400 4400 34320

0 0 199.938 399.878 330.606 330.606 330.606 330.606 330.606 330.606
2583.452

Post Doc B/I 0 0 6160 10560 9680 8800 8800 8800 8800 8800 70400

0 0 258.395 447.447 408.504 369.56 369.56 369.56 369.56 369.56 2962.146

Sr Research Scientist B/I 0 0 3872 4312 4312 3608 2900 2900 2900 2900
27704

0 0 296.257 329.637 329.637 276.229 222.004 222.004 222.004 222.004
2119.776

**B/I Total** 0 0 12672 20152 18392 16808 16100 16100 16100 16100 132424

0 0 754.59 1176.962 1068.747 976.395 922.17 922.17 922.17 922.17
7665.374

Computer Professional MR 0 0 670 0 0 0 0 0 0 0 670

0 0 53.471 0 0 0 0 0 0 0 53.471

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 640 0 0 0 0 0 0 0 640

0 0 27.809 0 0 0 0 0 0 0 27.809

Technician MR 0 0 1260 0 0 0 0 0 0 0 1260

0 0 62.86 0 0 0 0 0 0 0 62.860

**MR Total** 0 0 2860 0 0 0 0 0 0 0 2860

0 0 166.968 0 0 0 0 0 0 0 166.968

Computer Professional R 0 0 990 2230 2860 1760 1760 1760 1760 1760 14880

0 0 93.79 201.829 247.075 137.674 137.674 137.674 137.674 137.674
1231.064

Electrical Engineer R 0 0 350 390 880 352 352 352 352 352 3380

0 0 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708 266.064

Gen Lab R 0 0 1760 0 0 0 0 0 0 0 1760

0 0 70.983 0 0 0 0 0 0 0 70.983

Mechanical Engineer R 0 0 250 250 960 352 352 352 352 352 3220

0 0 24.864 24.864 95.478 35.008 35.008 35.008 35.008 35.008 320.246

Technician R 0 0 880 4320 4460 2940 2940 2940 2940 2940 24360

0 0 57.741 227.567 253.645 170.603 170.603 170.603 170.603 170.603
1391.968

**R Total** 0 0 4230 7190 9160 5404 5404 5404 5404 5404 47600

0 0 274.93 484.96 665.47 370.993 370.993 370.993 370.993 370.993
3280.325

Page 5 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:27 PM

**Total** 0 0 19762 27342 27552 22212 21504 21504 21504 21504 182884

0 0 1196.488 1661.922 1734.217 1347.388 1293.163 1293.163 1293.163
1293.163 11112.667

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 12.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5 215.109

Travel B/I 0.0 0.0 67.5 170.0 144.5 144.5 144.5 144.5 144.5 144.5
1567.381

**B/I Total** 0.0 0.0 79.5 195.5 164.0 164.0 164.0 164.0 164.0 164.0
1782.490

Other MR 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.540

Travel MR 0.0 0.0 29.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 42.803

**MR Total** 0.0 0.0 49.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 73.343

Other R 0.0 0.0 27.0 47.0 73.0 59.0 59.0 59.0 104.0 59.0 648.930

Travel R 0.0 0.0 32.0 82.3 116.3 76.3 76.3 76.3 76.3 76.3 849.149

**R Total** 0.0 0.0 59.0 129.3 189.3 135.3 135.3 135.3 180.3 135.3
1498.079

**Total** 0.0 0.0 187.5 324.8 353.3 299.3 299.3 299.3 344.3 299.3
3353.912

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1458 2115 2224 1763 1709 1709 1778 1709 14467

Page 6 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:27 PM

**WBS** 3.4.1.1 **Description:** Pre-Operations

**Institution :** **Contact**

Includes all engineering, technical support, and materials purchased to
ensure the system is ready for operations. Work

includes final integration and testing of all mechanical, electronic and
auxiliary systems associated with the subsystem.

Testing includes: physical set-up of test areas (benches, tables, test
stations), and test beam operations. Includes the

final documentation of all fabrication and assembly drawings, assembly
and maintenance and safety documents and

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

3091 0 0 3091 452 2157 112 371 22.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 2640 880 0 0 0 0 0 0 3520

0 0 199.938 69.272 0 0 0 0 0 0 269.210

Post Doc B/I 0 0 6160 0 880 0 0 0 0 0 7040

0 0 258.395 0 38.944 0 0 0 0 0 297.339

Sr Research Scientist B/I 0 0 3872 2112 2112 1408 700 700 700 700 12304

0 0 296.257 162.736 162.736 109.328 55.103 55.103 55.103 55.103 951.469

**B/I Total** 0 0 12672 2992 2992 1408 700 700 700 700 22864

0 0 754.59 232.008 201.68 109.328 55.103 55.103 55.103 55.103 1518.018

Computer Professional MR 0 0 670 0 0 0 0 0 0 0 670

0 0 53.471 0 0 0 0 0 0 0 53.471

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 640 0 0 0 0 0 0 0 640

0 0 27.809 0 0 0 0 0 0 0 27.809

Technician MR 0 0 1260 0 0 0 0 0 0 0 1260

0 0 62.86 0 0 0 0 0 0 0 62.860

**MR Total** 0 0 2860 0 0 0 0 0 0 0 2860

0 0 166.968 0 0 0 0 0 0 0 166.968

Computer Professional R 0 0 990 2230 1100 0 0 0 0 0 4320

0 0 93.79 201.829 109.401 0 0 0 0 0 405.020

Electrical Engineer R 0 0 350 390 0 0 0 0 0 0 740

0 0 27.552 30.7 0 0 0 0 0 0 58.252

Gen Lab R 0 0 1760 0 0 0 0 0 0 0 1760

0 0 70.983 0 0 0 0 0 0 0 70.983

Mechanical Engineer R 0 0 250 250 80 0 0 0 0 0 580

0 0 24.864 24.864 7.956 0 0 0 0 0 57.684

Technician R 0 0 880 4320 880 0 0 0 0 0 6080

0 0 57.741 227.567 46.041 0 0 0 0 0 331.349

Page 7 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:28 PM

**R Total** 0 0 4230 7190 2060 0 0 0 0 0 13480

0 0 274.93 484.96 163.398 0 0 0 0 0 923.288

**Total** 0 0 19762 10182 5052 1408 700 700 700 700 39204

0 0 1196.488 716.968 365.078 109.328 55.103 55.103 55.103 55.103
2608.274

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 16.326

Travel B/I 0.0 0.0 67.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 95.801

**B/I Total** 0.0 0.0 79.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 112.127

Other MR 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.540

Travel MR 0.0 0.0 29.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 42.803

**MR Total** 0.0 0.0 49.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 73.343

Other R 0.0 0.0 27.0 41.0 14.0 0.0 0.0 0.0 0.0 0.0 107.706

Travel R 0.0 0.0 32.0 78.0 28.0 0.0 0.0 0.0 0.0 0.0 189.926

**R Total** 0.0 0.0 59.0 119.0 42.0 0.0 0.0 0.0 0.0 0.0 297.632

**Total** 0.0 0.0 187.5 119.0 42.0 0.0 0.0 0.0 0.0 0.0 483.102

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1458 882 421 109 55 55 55 55 3091

Page 8 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:28 PM

**WBS** 3.4.1.1.1 **Description:** Mechanical Support

**Institution :** **Contact**

See individual tasks below for descriptions.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

295 0 0 295 0 221 0 74 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 340 0 0 0 0 0 0 0 340

0 0 9.656 0 0 0 0 0 0 0 9.656

Mechanical Engineer R 0 0 250 250 80 0 0 0 0 0 580

0 0 24.864 24.864 7.956 0 0 0 0 0 57.684

Technician R 0 0 760 1100 440 0 0 0 0 0 2300

0 0 50.902 73.673 29.469 0 0 0 0 0 154.044

**R Total** 0 0 1350 1350 520 0 0 0 0 0 3220

0 0 85.422 98.537 37.425 0 0 0 0 0 221.384

**Total** 0 0 1350 1350 520 0 0 0 0 0 3220

0 0 85.422 98.537 37.425 0 0 0 0 0 221.384

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 13.0 13.0 3.0 0.0 0.0 0.0 0.0 0.0 32.538

Travel R 0.0 0.0 10.0 16.0 6.0 0.0 0.0 0.0 0.0 0.0 41.245

**R Total** 0.0 0.0 23.0 29.0 9.0 0.0 0.0 0.0 0.0 0.0 73.783

**Total** 0.0 0.0 23.0 29.0 9.0 0.0 0.0 0.0 0.0 0.0 73.783

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 113 134 49 0 0 0 0 0 295

Page 9 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:29 PM

**WBS** 3.4.1.1.1.1 **Description:** Module Validation

**Institution :** **Contact**

Mechanical dimensions will be systematically measured for all modules in
advance of their use in pre-assembly. In some

cases,

we expect that corrections will be needed, generally involving the edges
and surfaces that will bear on adjoining modules.

The

integrity of all surfaces and holes used for handling and installation
will be inspected and corrected if needed. At the same

time,

some retrofitting that has become necessary because of unexpected
dimensions of neighboring systems will be performed.

It is

planned to use a team of two technicians for this in FY 2003 and 2004.
This task will continue in a checking and cleanup

mode during the later stages of installation of the calorimeter (FY 2005
and 2006).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

67 0 0 67 0 45 0 22 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 80 80 0 0 0 0 0 0 160

0 0 7.956 7.956 0 0 0 0 0 0 15.912

Technician R 0 0 220 220 0 0 0 0 0 0 440

0 0 14.735 14.735 0 0 0 0 0 0 29.470

**R Total** 0 0 300 300 0 0 0 0 0 0 600

0 0 22.691 22.691 0 0 0 0 0 0 45.382

**Total** 0 0 300 300 0 0 0 0 0 0 600

0 0 22.691 22.691 0 0 0 0 0 0 45.382

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 11.220

Travel R 0.0 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 10.311

**R Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 21.531

**Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 21.531

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 33 33 0 0 0 0 0 0 67

Page 10 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:30 PM

**WBS** 3.4.1.1.1.1.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

67 0 0 67 0 45 0 22 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 80 80 0 0 0 0 0 0 160

0 0 7.956 7.956 0 0 0 0 0 0 15.912

Technician R 0 0 220 220 0 0 0 0 0 0 440

0 0 14.735 14.735 0 0 0 0 0 0 29.470

**R Total** 0 0 300 300 0 0 0 0 0 0 600

0 0 22.691 22.691 0 0 0 0 0 0 45.382

**Total** 0 0 300 300 0 0 0 0 0 0 600

0 0 22.691 22.691 0 0 0 0 0 0 45.382

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 11.220

Travel R 0.0 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 10.311

**R Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 21.531

**Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 21.531

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 33 33 0 0 0 0 0 0 67

Page 11 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:30 PM

**WBS** 3.4.1.1.1.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 12 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:30 PM

**WBS** 3.4.1.1.1.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 13 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:31 PM

**WBS** 3.4.1.1.1.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 14 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:31 PM

**WBS** 3.4.1.1.1.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 15 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:32 PM

**WBS** 3.4.1.1.1.4 **Description:** Integration

**Institution :** **Contact**

This task covers the mechanical interface with other ATLAS systems.
Assistance from the Tile group will be needed when

LAr

and Muon systems are installed. Interaction will also be needed when the
endcap movement system is installed and

commissioned. In FY 2004 and 2005, installation of the Tile Calorimeter
will be interleaved with installation of the LAr

calorimeter and cryostats. In later 2005. 2006, and 2007 before turnon,
the interaction will be with muon and other

systems. The U.S. will supply the main effort for interaction with the
endcap movement system and a fraction of that

required for working with other systems. The total team estimated for
these tasks is 3 FTE technicians during the

approximately half of each year when this work will proceed.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

228 0 0 228 0 176 0 52 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 340 0 0 0 0 0 0 0 340

0 0 9.656 0 0 0 0 0 0 0 9.656

Mechanical Engineer R 0 0 170 170 80 0 0 0 0 0 420

0 0 16.908 16.908 7.956 0 0 0 0 0 41.772

Technician R 0 0 540 880 440 0 0 0 0 0 1860

0 0 36.167 58.938 29.469 0 0 0 0 0 124.574

**R Total** 0 0 1050 1050 520 0 0 0 0 0 2620

0 0 62.731 75.846 37.425 0 0 0 0 0 176.002

**Total** 0 0 1050 1050 520 0 0 0 0 0 2620

0 0 62.731 75.846 37.425 0 0 0 0 0 176.002

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 8.0 8.0 3.0 0.0 0.0 0.0 0.0 0.0 21.318

Travel R 0.0 0.0 6.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0 30.934

**R Total** 0.0 0.0 14.0 20.0 9.0 0.0 0.0 0.0 0.0 0.0 52.252

**Total** 0.0 0.0 14.0 20.0 9.0 0.0 0.0 0.0 0.0 0.0 52.252

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 79 100 49 0 0 0 0 0 228

Page 16 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:32 PM

**WBS** 3.4.1.1.1.4.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

228 0 0 228 0 176 0 52 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 340 0 0 0 0 0 0 0 340

0 0 9.656 0 0 0 0 0 0 0 9.656

Mechanical Engineer R 0 0 170 170 80 0 0 0 0 0 420

0 0 16.908 16.908 7.956 0 0 0 0 0 41.772

Technician R 0 0 540 880 440 0 0 0 0 0 1860

0 0 36.167 58.938 29.469 0 0 0 0 0 124.574

**R Total** 0 0 1050 1050 520 0 0 0 0 0 2620

0 0 62.731 75.846 37.425 0 0 0 0 0 176.002

**Total** 0 0 1050 1050 520 0 0 0 0 0 2620

0 0 62.731 75.846 37.425 0 0 0 0 0 176.002

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 8.0 8.0 3.0 0.0 0.0 0.0 0.0 0.0 21.318

Travel R 0.0 0.0 6.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0 30.934

**R Total** 0.0 0.0 14.0 20.0 9.0 0.0 0.0 0.0 0.0 0.0 52.252

**Total** 0.0 0.0 14.0 20.0 9.0 0.0 0.0 0.0 0.0 0.0 52.252

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 79 100 49 0 0 0 0 0 228

Page 17 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:33 PM

**WBS** 3.4.1.1.1.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 18 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:33 PM

**WBS** 3.4.1.1.1.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 19 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:33 PM

**WBS** 3.4.1.1.1.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 20 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:34 PM

**WBS** 3.4.1.1.1.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 21 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:34 PM

**WBS** 3.4.1.1.2 **Description:** Electrical Support

**Institution :** **Contact**

Electrical aspects of pre-operations and commissioning. This task
includes work on PMTs and on front-end and other

electronics

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

864 0 0 864 0 620 0 244 6.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 310 0 0 0 0 0 0 0 310

0 0 17.667 0 0 0 0 0 0 0 17.667

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 640 0 0 0 0 0 0 0 640

0 0 27.809 0 0 0 0 0 0 0 27.809

Technician MR 0 0 1260 0 0 0 0 0 0 0 1260

0 0 62.86 0 0 0 0 0 0 0 62.860

**MR Total** 0 0 2500 0 0 0 0 0 0 0 2500

0 0 131.164 0 0 0 0 0 0 0 131.164

Computer Professional R 0 0 610 1350 220 0 0 0 0 0 2180

0 0 55.997 114.308 21.88 0 0 0 0 0 192.185

Electrical Engineer R 0 0 350 390 0 0 0 0 0 0 740

0 0 27.552 30.7 0 0 0 0 0 0 58.252

Gen Lab R 0 0 1420 0 0 0 0 0 0 0 1420

0 0 61.327 0 0 0 0 0 0 0 61.327

Technician R 0 0 120 3220 440 0 0 0 0 0 3780

0 0 6.839 153.894 16.572 0 0 0 0 0 177.305

**R Total** 0 0 2500 4960 660 0 0 0 0 0 8120

0 0 151.715 298.902 38.452 0 0 0 0 0 489.069

**Total** 0 0 5000 4960 660 0 0 0 0 0 10620

0 0 282.879 298.902 38.452 0 0 0 0 0 620.233

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 30.540

Travel MR 0.0 0.0 23.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 35.070

**MR Total** 0.0 0.0 43.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 65.610

Other R 0.0 0.0 12.0 26.0 9.0 0.0 0.0 0.0 0.0 0.0 68.436

Travel R 0.0 0.0 16.0 50.0 10.0 0.0 0.0 0.0 0.0 0.0 110.014

Page 22 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:35 PM

**R Total** 0.0 0.0 28.0 76.0 19.0 0.0 0.0 0.0 0.0 0.0 178.450

**Total** 0.0 0.0 71.0 76.0 19.0 0.0 0.0 0.0 0.0 0.0 244.060

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 387 411 66 0 0 0 0 0 864

Page 23 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:35 PM

**WBS** 3.4.1.1.2.3 **Description:** Validation, Repairs, and Checkout

**Institution :** **Contact**

Final testing and checkout of readout elements, including PMTs and
front-ends. Devices will be already installed in

readout

drawers and will be given final testing before installation in modules.
As modules and readout drawers go through the

manipulations for preassembly and then assembly in the underground area,
elements of the readout system will be

repeatedly

tested and repaired as needed. U.S. groups will take full responsibility
for front end electronics, which were built in the

U.S., and

comprise approximately half of the Tile readout electronics. U.S. groups
will contribute 1/3 of the effort for PMTs,

corresponding

to the fraction of PMTs bought and tested by the U.S. Effort needed for
these tasks is estimated to be 1 FTE of technician

total for the PMT work and 1.5 FTE technician total for electronics
work. PMTs and electronics will be thoroughly checked

in FY 2003 and 2004 during the preassembly process, and then rechecked
and repaired if needed after each section of

calorimeter has been installed in ATLAS in FY 2005 and 2006. A small
amount of work from a computer programmer (a

few months) will be needed to program the interfaces with the TDAQ
system and provide displays of the resulting data.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

292 0 0 292 0 196 0 96 2.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 90 0 0 0 0 0 0 0 90

0 0 5.129 0 0 0 0 0 0 0 5.129

Technician MR 0 0 940 0 0 0 0 0 0 0 940

0 0 44.622 0 0 0 0 0 0 0 44.622

**MR Total** 0 0 1030 0 0 0 0 0 0 0 1030

0 0 49.751 0 0 0 0 0 0 0 49.751

Computer Professional R 0 0 80 170 0 0 0 0 0 0 250

0 0 4.559 9.689 0 0 0 0 0 0 14.248

Electrical Engineer R 0 0 200 170 0 0 0 0 0 0 370

0 0 15.744 13.382 0 0 0 0 0 0 29.126

Gen Lab R 0 0 740 0 0 0 0 0 0 0 740

0 0 32.155 0 0 0 0 0 0 0 32.155

Technician R 0 0 0 1460 0 0 0 0 0 0 1460

0 0 0 70.599 0 0 0 0 0 0 70.599

**R Total** 0 0 1020 1800 0 0 0 0 0 0 2820

0 0 52.458 93.67 0 0 0 0 0 0 146.128

**Total** 0 0 2050 1800 0 0 0 0 0 0 3850

0 0 102.209 93.67 0 0 0 0 0 0 195.879

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.240

Page 24 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:36 PM

Travel MR 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 22.830

**MR Total** 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 38.070

Other R 0.0 0.0 3.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 21.360

Travel R 0.0 0.0 4.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 36.600

**R Total** 0.0 0.0 7.0 31.0 0.0 0.0 0.0 0.0 0.0 0.0 57.960

**Total** 0.0 0.0 32.0 31.0 0.0 0.0 0.0 0.0 0.0 0.0 96.030

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 151 141 0 0 0 0 0 0 292

Page 25 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:36 PM

**WBS** 3.4.1.1.2.3.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 26 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:36 PM

**WBS** 3.4.1.1.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

181 0 0 181 0 130 0 50 1.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 90 0 0 0 0 0 0 0 90

0 0 5.129 0 0 0 0 0 0 0 5.129

Technician MR 0 0 440 0 0 0 0 0 0 0 440

0 0 25.077 0 0 0 0 0 0 0 25.077

**MR Total** 0 0 530 0 0 0 0 0 0 0 530

0 0 30.206 0 0 0 0 0 0 0 30.206

Computer Professional R 0 0 80 170 0 0 0 0 0 0 250

0 0 4.559 9.689 0 0 0 0 0 0 14.248

Electrical Engineer R 0 0 200 170 0 0 0 0 0 0 370

0 0 15.744 13.382 0 0 0 0 0 0 29.126

Gen Lab R 0 0 440 0 0 0 0 0 0 0 440

0 0 19.119 0 0 0 0 0 0 0 19.119

Technician R 0 0 0 660 0 0 0 0 0 0 660

0 0 0 37.615 0 0 0 0 0 0 37.615

**R Total** 0 0 720 1000 0 0 0 0 0 0 1720

0 0 39.422 60.686 0 0 0 0 0 0 100.108

**Total** 0 0 1250 1000 0 0 0 0 0 0 2250

0 0 69.628 60.686 0 0 0 0 0 0 130.314

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.590

Travel MR 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.240

**MR Total** 0.0 0.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 16.830

Other R 0.0 0.0 3.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 12.240

Travel R 0.0 0.0 4.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 21.420

**R Total** 0.0 0.0 7.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 33.660

**Total** 0.0 0.0 18.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 50.490

Page 27 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:37 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 97 84 0 0 0 0 0 0 181

Page 28 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:37 PM

**WBS** 3.4.1.1.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

81 0 0 81 0 53 0 28 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 300 0 0 0 0 0 0 0 300

0 0 13.44 0 0 0 0 0 0 0 13.440

**MR Total** 0 0 300 0 0 0 0 0 0 0 300

0 0 13.44 0 0 0 0 0 0 0 13.440

Gen Lab R 0 0 300 0 0 0 0 0 0 0 300

0 0 13.036 0 0 0 0 0 0 0 13.036

Technician R 0 0 0 600 0 0 0 0 0 0 600

0 0 0 26.879 0 0 0 0 0 0 26.879

**R Total** 0 0 300 600 0 0 0 0 0 0 900

0 0 13.036 26.879 0 0 0 0 0 0 39.915

**Total** 0 0 600 600 0 0 0 0 0 0 1200

0 0 26.476 26.879 0 0 0 0 0 0 53.355

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.650

Travel MR 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.590

**MR Total** 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.240

Other R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

Travel R 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 9.180

**R Total** 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 15.300

**Total** 0.0 0.0 8.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 27.540

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 29 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:38 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 39 42 0 0 0 0 0 0 81

Page 30 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:38 PM

**WBS** 3.4.1.1.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 31 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:38 PM

**WBS** 3.4.1.1.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

30 0 0 30 0 12 0 18 0.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 200 0 0 0 0 0 0 0 200

0 0 6.105 0 0 0 0 0 0 0 6.105

**MR Total** 0 0 200 0 0 0 0 0 0 0 200

0 0 6.105 0 0 0 0 0 0 0 6.105

Technician R 0 0 0 200 0 0 0 0 0 0 200

0 0 0 6.105 0 0 0 0 0 0 6.105

**R Total** 0 0 0 200 0 0 0 0 0 0 200

0 0 0 6.105 0 0 0 0 0 0 6.105

**Total** 0 0 200 200 0 0 0 0 0 0 400

0 0 6.105 6.105 0 0 0 0 0 0 12.210

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.000

Travel MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.000

**MR Total** 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.000

Other R 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 3.000

Travel R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 6.000

**R Total** 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 9.000

**Total** 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 18.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 15 15 0 0 0 0 0 0 30

Page 32 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:39 PM

**WBS** 3.4.1.1.2.4 **Description:** Integration

**Institution :** **Contact**

Commissioning of the Tilecal readout system with other ATLAS systems,
primarily Trigger and Data Acquisition. As the

TDAQ

systems mature and are installed, Tile personnel will work with them to
ensure proper operation of the readout. Similar

interaction will be needed with the DCS systems. U.S. groups will do
approximately half of this task, corresponding to the

portion

of the readout electronics. The bulk of this work will be done after at
least some sections of the Tile Calorimeter are

installed and as updates of the TDAQ system become available, so it will
start seriously in the latter part of 2004 and

proceed at full strength in 2005 and 2006. In the latter years, the
total Tile cal effort is estimated at 1 FTE Technician,

complemented by smaller amounts of work from electrical engineer and
computer programmer.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

233 0 0 233 0 178 0 55 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 220 0 0 0 0 0 0 0 220

0 0 12.538 0 0 0 0 0 0 0 12.538

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 200 0 0 0 0 0 0 0 200

0 0 8.69 0 0 0 0 0 0 0 8.690

Technician MR 0 0 320 0 0 0 0 0 0 0 320

0 0 18.238 0 0 0 0 0 0 0 18.238

**MR Total** 0 0 1030 0 0 0 0 0 0 0 1030

0 0 62.294 0 0 0 0 0 0 0 62.294

Computer Professional R 0 0 30 300 0 0 0 0 0 0 330

0 0 1.71 17.098 0 0 0 0 0 0 18.808

Electrical Engineer R 0 0 150 220 0 0 0 0 0 0 370

0 0 11.808 17.318 0 0 0 0 0 0 29.126

Gen Lab R 0 0 240 0 0 0 0 0 0 0 240

0 0 10.428 0 0 0 0 0 0 0 10.428

Technician R 0 0 120 880 0 0 0 0 0 0 1000

0 0 6.839 50.153 0 0 0 0 0 0 56.992

**R Total** 0 0 540 1400 0 0 0 0 0 0 1940

0 0 30.785 84.569 0 0 0 0 0 0 115.354

**Total** 0 0 1570 1400 0 0 0 0 0 0 2970

0 0 93.079 84.569 0 0 0 0 0 0 177.648

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Page 33 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:39 PM

Other MR 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.180

Travel MR 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.240

**MR Total** 0.0 0.0 14.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.420

Other R 0.0 0.0 2.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 9.180

Travel R 0.0 0.0 4.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 24.480

**R Total** 0.0 0.0 6.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 33.660

**Total** 0.0 0.0 20.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 55.080

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 124 109 0 0 0 0 0 0 233

Page 34 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:39 PM

**WBS** 3.4.1.1.2.4.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 35 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:40 PM

**WBS** 3.4.1.1.2.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

233 0 0 233 0 178 0 55 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 220 0 0 0 0 0 0 0 220

0 0 12.538 0 0 0 0 0 0 0 12.538

Electrical Engineer MR 0 0 290 0 0 0 0 0 0 0 290

0 0 22.828 0 0 0 0 0 0 0 22.828

Gen Lab MR 0 0 200 0 0 0 0 0 0 0 200

0 0 8.69 0 0 0 0 0 0 0 8.690

Technician MR 0 0 320 0 0 0 0 0 0 0 320

0 0 18.238 0 0 0 0 0 0 0 18.238

**MR Total** 0 0 1030 0 0 0 0 0 0 0 1030

0 0 62.294 0 0 0 0 0 0 0 62.294

Computer Professional R 0 0 30 300 0 0 0 0 0 0 330

0 0 1.71 17.098 0 0 0 0 0 0 18.808

Electrical Engineer R 0 0 150 220 0 0 0 0 0 0 370

0 0 11.808 17.318 0 0 0 0 0 0 29.126

Gen Lab R 0 0 240 0 0 0 0 0 0 0 240

0 0 10.428 0 0 0 0 0 0 0 10.428

Technician R 0 0 120 880 0 0 0 0 0 0 1000

0 0 6.839 50.153 0 0 0 0 0 0 56.992

**R Total** 0 0 540 1400 0 0 0 0 0 0 1940

0 0 30.785 84.569 0 0 0 0 0 0 115.354

**Total** 0 0 1570 1400 0 0 0 0 0 0 2970

0 0 93.079 84.569 0 0 0 0 0 0 177.648

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 9.180

Travel MR 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 12.240

**MR Total** 0.0 0.0 14.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.420

Other R 0.0 0.0 2.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 9.180

Travel R 0.0 0.0 4.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 24.480

**R Total** 0.0 0.0 6.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 33.660

Page 36 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:41 PM

**Total** 0.0 0.0 20.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 55.080

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 124 109 0 0 0 0 0 0 233

Page 37 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:41 PM

**WBS** 3.4.1.1.2.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 38 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:41 PM

**WBS** 3.4.1.1.2.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 39 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:42 PM

**WBS** 3.4.1.1.2.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 40 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:42 PM

**WBS** 3.4.1.1.2.5 **Description:** Pre-operational testing and
checkout

**Institution :** **Contact**

Once a set of modules are installed, they will be operated with
prototype and then final readout systems. Their operation

will be

tested both with the Tile calibration systems and with cosmic rays. This
task covers the cosmic ray testing. Use of the

calibration systems is covered in 3.4.2. The tile group will have two
technicians operating the data taking. Examination of

the

data will be done by physics personnel, with assistance from a computer
programmer to provide the interfaces and

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

340 0 0 340 0 247 0 93 2.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 440 0 0 0 0 0 0 0 440

0 0 19.119 0 0 0 0 0 0 0 19.119

**MR Total** 0 0 440 0 0 0 0 0 0 0 440

0 0 19.119 0 0 0 0 0 0 0 19.119

Computer Professional R 0 0 500 880 220 0 0 0 0 0 1600

0 0 49.728 87.521 21.88 0 0 0 0 0 159.129

Gen Lab R 0 0 440 0 0 0 0 0 0 0 440

0 0 18.744 0 0 0 0 0 0 0 18.744

Technician R 0 0 0 880 440 0 0 0 0 0 1320

0 0 0 33.142 16.572 0 0 0 0 0 49.714

**R Total** 0 0 940 1760 660 0 0 0 0 0 3360

0 0 68.472 120.663 38.452 0 0 0 0 0 227.587

**Total** 0 0 1380 1760 660 0 0 0 0 0 3800

0 0 87.591 120.663 38.452 0 0 0 0 0 246.706

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**MR Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

Other R 0.0 0.0 7.0 11.0 9.0 0.0 0.0 0.0 0.0 0.0 37.896

Travel R 0.0 0.0 8.0 18.0 10.0 0.0 0.0 0.0 0.0 0.0 48.934

**R Total** 0.0 0.0 15.0 29.0 19.0 0.0 0.0 0.0 0.0 0.0 86.830

**Total** 0.0 0.0 19.0 29.0 19.0 0.0 0.0 0.0 0.0 0.0 92.950

Page 41 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:43 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 113 161 66 0 0 0 0 0 340

Page 42 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:43 PM

**WBS** 3.4.1.1.2.5.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

199 0 0 199 0 159 0 40 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 0 500 880 220 0 0 0 0 0 1600

0 0 49.728 87.521 21.88 0 0 0 0 0 159.129

**R Total** 0 0 500 880 220 0 0 0 0 0 1600

0 0 49.728 87.521 21.88 0 0 0 0 0 159.129

**Total** 0 0 500 880 220 0 0 0 0 0 1600

0 0 49.728 87.521 21.88 0 0 0 0 0 159.129

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 2.0 1.0 0.0 0.0 0.0 0.0 0.0 8.976

Travel R 0.0 0.0 8.0 12.0 4.0 0.0 0.0 0.0 0.0 0.0 30.934

**R Total** 0.0 0.0 13.0 14.0 5.0 0.0 0.0 0.0 0.0 0.0 39.910

**Total** 0.0 0.0 13.0 14.0 5.0 0.0 0.0 0.0 0.0 0.0 39.910

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 66 105 28 0 0 0 0 0 199

Page 43 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:43 PM

**WBS** 3.4.1.1.2.5.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 44 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:44 PM

**WBS** 3.4.1.1.2.5.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

76 0 0 76 0 49 0 28 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab MR 0 0 440 0 0 0 0 0 0 0 440

0 0 19.119 0 0 0 0 0 0 0 19.119

**MR Total** 0 0 440 0 0 0 0 0 0 0 440

0 0 19.119 0 0 0 0 0 0 0 19.119

Technician R 0 0 0 440 220 0 0 0 0 0 660

0 0 0 19.711 9.856 0 0 0 0 0 29.567

**R Total** 0 0 0 440 220 0 0 0 0 0 660

0 0 0 19.711 9.856 0 0 0 0 0 29.567

**Total** 0 0 440 440 220 0 0 0 0 0 1100

0 0 19.119 19.711 9.856 0 0 0 0 0 48.686

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**MR Total** 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

Other R 0.0 0.0 0.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0 21.420

**R Total** 0.0 0.0 0.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0 21.420

**Total** 0.0 0.0 4.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0 27.540

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 25 30 21 0 0 0 0 0 76

Page 45 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:44 PM

**WBS** 3.4.1.1.2.5.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 46 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:45 PM

**WBS** 3.4.1.1.2.5.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

64 0 0 64 0 39 0 26 0.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 440 0 0 0 0 0 0 0 440

0 0 18.744 0 0 0 0 0 0 0 18.744

Technician R 0 0 0 440 220 0 0 0 0 0 660

0 0 0 13.431 6.716 0 0 0 0 0 20.147

**R Total** 0 0 440 440 220 0 0 0 0 0 1100

0 0 18.744 13.431 6.716 0 0 0 0 0 38.891

**Total** 0 0 440 440 220 0 0 0 0 0 1100

0 0 18.744 13.431 6.716 0 0 0 0 0 38.891

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 2.0 2.0 1.0 0.0 0.0 0.0 0.0 0.0 7.500

Travel R 0.0 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 18.000

**R Total** 0.0 0.0 2.0 8.0 7.0 0.0 0.0 0.0 0.0 0.0 25.500

**Total** 0.0 0.0 2.0 8.0 7.0 0.0 0.0 0.0 0.0 0.0 25.500

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 22 25 17 0 0 0 0 0 64

Page 47 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:45 PM

**WBS** 3.4.1.1.3 **Description:** Software Support

**Institution :** **Contact**

Development and integration of software systems for control, testing,
and monitoring of the Tilecal system. This task is not

well estimated, but we use a number of 2 FTEs, of which the U.S. will
contribute 25%.

Estimated at 2 FTE over two fiscal years, split evenly between ANL and
U. Chicago. Final estimate**Details of Estimate:**

may be apportioned differently.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 0 249 0 53 1.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 360 0 0 0 0 0 0 0 360

0 0 35.804 0 0 0 0 0 0 0 35.804

**MR Total** 0 0 360 0 0 0 0 0 0 0 360

0 0 35.804 0 0 0 0 0 0 0 35.804

Computer Professional R 0 0 380 880 880 0 0 0 0 0 2140

0 0 37.793 87.521 87.521 0 0 0 0 0 212.835

**R Total** 0 0 380 880 880 0 0 0 0 0 2140

0 0 37.793 87.521 87.521 0 0 0 0 0 212.835

**Total** 0 0 740 880 880 0 0 0 0 0 2500

0 0 73.597 87.521 87.521 0 0 0 0 0 248.639

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.733

**MR Total** 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.733

Other R 0.0 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 6.732

Travel R 0.0 0.0 6.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 38.667

**R Total** 0.0 0.0 8.0 14.0 14.0 0.0 0.0 0.0 0.0 0.0 45.399

**Total** 0.0 0.0 14.0 14.0 14.0 0.0 0.0 0.0 0.0 0.0 53.132

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 91 105 105 0 0 0 0 0 302

Page 48 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:46 PM

**WBS** 3.4.1.1.3.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

302 0 0 302 0 249 0 53 1.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 360 0 0 0 0 0 0 0 360

0 0 35.804 0 0 0 0 0 0 0 35.804

**MR Total** 0 0 360 0 0 0 0 0 0 0 360

0 0 35.804 0 0 0 0 0 0 0 35.804

Computer Professional R 0 0 380 880 880 0 0 0 0 0 2140

0 0 37.793 87.521 87.521 0 0 0 0 0 212.835

**R Total** 0 0 380 880 880 0 0 0 0 0 2140

0 0 37.793 87.521 87.521 0 0 0 0 0 212.835

**Total** 0 0 740 880 880 0 0 0 0 0 2500

0 0 73.597 87.521 87.521 0 0 0 0 0 248.639

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.733

**MR Total** 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.733

Other R 0.0 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 6.732

Travel R 0.0 0.0 6.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 38.667

**R Total** 0.0 0.0 8.0 14.0 14.0 0.0 0.0 0.0 0.0 0.0 45.399

**Total** 0.0 0.0 14.0 14.0 14.0 0.0 0.0 0.0 0.0 0.0 53.132

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 91 105 105 0 0 0 0 0 302

Page 49 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:46 PM

**WBS** 3.4.1.1.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 50 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:47 PM

**WBS** 3.4.1.1.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 51 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:47 PM

**WBS** 3.4.1.1.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 52 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:48 PM

**WBS** 3.4.1.1.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 53 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:48 PM

**WBS** 3.4.1.1.4 **Description:** Physicist Support

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1630 0 0 1630 452 1067 112 0 13.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 2640 880 0 0 0 0 0 0 3520

0 0 199.938 69.272 0 0 0 0 0 0 269.210

Post Doc B/I 0 0 6160 0 880 0 0 0 0 0 7040

0 0 258.395 0 38.944 0 0 0 0 0 297.339

Sr Research Scientist B/I 0 0 3872 2112 2112 1408 700 700 700 700 12304

0 0 296.257 162.736 162.736 109.328 55.103 55.103 55.103 55.103 951.469

**B/I Total** 0 0 12672 2992 2992 1408 700 700 700 700 22864

0 0 754.59 232.008 201.68 109.328 55.103 55.103 55.103 55.103 1518.018

**Total** 0 0 12672 2992 2992 1408 700 700 700 700 22864

0 0 754.59 232.008 201.68 109.328 55.103 55.103 55.103 55.103 1518.018

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 16.326

Travel B/I 0.0 0.0 67.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 95.801

**B/I Total** 0.0 0.0 79.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 112.127

**Total** 0.0 0.0 79.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 112.127

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 867 232 202 109 55 55 55 55 1630

Page 54 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:48 PM

**WBS** 3.4.1.1.4.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

596 0 0 596 106 465 25 0 4.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 1760 0 880 0 0 0 0 0 2640

0 0 77.888 0 38.944 0 0 0 0 0 116.832

Sr Research Scientist B/I 0 0 2992 1232 1232 528 0 0 0 0 5984

0 0 226.985 93.464 93.464 40.056 0 0 0 0 453.969

**B/I Total** 0 0 4752 1232 2112 528 0 0 0 0 8624

0 0 304.873 93.464 132.408 40.056 0 0 0 0 570.801

**Total** 0 0 4752 1232 2112 528 0 0 0 0 8624

0 0 304.873 93.464 132.408 40.056 0 0 0 0 570.801

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.366

Travel B/I 0.0 0.0 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 21.911

**B/I Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 25.277

**Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 25.277

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 330 93 132 40 0 0 0 0 596

Page 55 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:49 PM

**WBS** 3.4.1.1.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

784 0 0 784 139 601 44 0 5.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1320 880 0 0 0 0 0 0 2200

0 0 103.908 69.272 0 0 0 0 0 0 173.180

Post Doc B/I 0 0 1760 0 0 0 0 0 0 0 1760

0 0 69.34 0 0 0 0 0 0 0 69.340

Sr Research Scientist B/I 0 0 880 880 880 880 700 700 700 700 6320

0 0 69.272 69.272 69.272 69.272 55.103 55.103 55.103 55.103 497.500

**B/I Total** 0 0 3960 1760 880 880 700 700 700 700 10280

0 0 242.52 138.544 69.272 69.272 55.103 55.103 55.103 55.103 740.020

**Total** 0 0 3960 1760 880 880 700 700 700 700 10280

0 0 242.52 138.544 69.272 69.272 55.103 55.103 55.103 55.103 740.020

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.590

Travel B/I 0.0 0.0 25.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 39.015

**B/I Total** 0.0 0.0 28.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 43.605

**Total** 0.0 0.0 28.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 43.605

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 286 139 69 69 55 55 55 55 784

Page 56 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:50 PM

**WBS** 3.4.1.1.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

97 0 0 97 73 0 24 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 440 0 0 0 0 0 0 0 440

0 0 31.593 0 0 0 0 0 0 0 31.593

Post Doc B/I 0 0 880 0 0 0 0 0 0 0 880

0 0 41.86 0 0 0 0 0 0 0 41.860

**B/I Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 73.453 0 0 0 0 0 0 0 73.453

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 73.453 0 0 0 0 0 0 0 73.453

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 4.590

Travel B/I 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.125

**B/I Total** 0.0 0.0 15.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.715

**Total** 0.0 0.0 15.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.715

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 97 0 0 0 0 0 0 0 97

Page 57 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:50 PM

**WBS** 3.4.1.1.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

104 0 0 104 84 0 20 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 440 0 0 0 0 0 0 0 440

0 0 41.713 0 0 0 0 0 0 0 41.713

Post Doc B/I 0 0 880 0 0 0 0 0 0 0 880

0 0 42.445 0 0 0 0 0 0 0 42.445

**B/I Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 84.158 0 0 0 0 0 0 0 84.158

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 84.158 0 0 0 0 0 0 0 84.158

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 3.780

Travel B/I 0.0 0.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.750

**B/I Total** 0.0 0.0 15.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.530

**Total** 0.0 0.0 15.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 19.530

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 104 0 0 0 0 0 0 0 104

Page 58 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:51 PM

**WBS** 3.4.1.1.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

50 0 0 50 50 0 0 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 440 0 0 0 0 0 0 0 440

0 0 22.724 0 0 0 0 0 0 0 22.724

Post Doc B/I 0 0 880 0 0 0 0 0 0 0 880

0 0 26.862 0 0 0 0 0 0 0 26.862

**B/I Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 49.586 0 0 0 0 0 0 0 49.586

**Total** 0 0 1320 0 0 0 0 0 0 0 1320

0 0 49.586 0 0 0 0 0 0 0 49.586

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 50 0 0 0 0 0 0 0 50

Page 59 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:51 PM

**WBS** 3.4.1.2 **Description:** Operations (Beam-on)

**Institution :** **Contact**

Includes all engineering, technical support, and materials purchased to
maintain all systems to their design specifications.

Includes resources to perform regular schedule maintenance. Includes all
material purchases to maintain an adequate

inventory of spare parts for replacement based upon their estimated or
normal life cycle standards (electronic boards,

cards, etc.)

Operations estimated to be 9.5 months per year**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

10074 0 0 10074 7783 0 2099 193 75.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 4400 4400 4400 4400 4400 4400 4400 30800

0 0 0 330.606 330.606 330.606 330.606 330.606 330.606 330.606 2314.242

Post Doc B/I 0 0 0 10560 8800 8800 8800 8800 8800 8800 63360

0 0 0 447.447 369.56 369.56 369.56 369.56 369.56 369.56 2664.807

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521 934.647

**B/I Total** 0 0 0 16720 14960 14960 14960 14960 14960 14960 106480

0 0 0 911.574 833.687 833.687 833.687 833.687 833.687 833.687 5913.696

Computer Professional R 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674 826.044

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 2640 2200 2200 2200 2200 2200 13640

0 0 0 0 159.245 129.776 129.776 129.776 129.776 129.776 808.125

**R Total** 0 0 0 0 5280 4312 4312 4312 4312 4312 26840

0 0 0 0 375.316 298.808 298.808 298.808 298.808 298.808 1869.356

**Total** 0 0 0 16720 20240 19272 19272 19272 19272 19272 133320

0 0 0 911.574 1209.003 1132.495 1132.495 1132.495 1132.495 1132.495
7783.052

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5 198.783

Travel B/I 0.0 0.0 0.0 170.0 144.5 144.5 144.5 144.5 144.5 144.5
1471.580

**B/I Total** 0.0 0.0 0.0 195.5 164.0 164.0 164.0 164.0 164.0 164.0
1670.363

Other R 0.0 0.0 0.0 0.0 32.0 32.0 32.0 32.0 32.0 32.0 254.592

Travel R 0.0 0.0 0.0 0.0 50.0 42.0 42.0 42.0 42.0 42.0 366.457

Page 60 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:52 PM

**R Total** 0.0 0.0 0.0 0.0 82.0 74.0 74.0 74.0 74.0 74.0 621.049

**Total** 0.0 0.0 0.0 195.5 246.0 238.0 238.0 238.0 238.0 238.0 2291.412

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 1187 1554 1467 1467 1467 1467 1467 10074

Page 61 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:52 PM

**WBS** 3.4.1.2.1 **Description:** Mechanical Support

**Institution :** **Contact**

While the beam is on and data taking is proceeding, mechanical effort
will be needed to maintain and prepare the systems

that will be used during annual shutdown periods. These systems include
the Cs source system with its hydraulic driver,

spare electronics drawers, and electronics cooling systems. Also
included are specialized tooling for manipulation of the

drawers, for access to low voltage power supplies, and to cooling
systems. The Tilecal system expects to devote 2 FTE

on average to these tasks, of which U.S. groups will supply 25%.

.25 ME FTE for 06, then .1 ME FTE thereafter. Also, .5 MT FTE, with .25
MT FTE thereafter. \$10k**Details of Estimate:**

low value for miscellaneous consumables.

Estimate currently assigned to ANL, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

456 0 0 456 338 0 119 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 880 440 440 440 440 440 3080

0 0 0 0 58.938 29.469 29.469 29.469 29.469 29.469 206.283

**R Total** 0 0 0 0 1320 616 616 616 616 616 4400

0 0 0 0 102.699 46.973 46.973 46.973 46.973 46.973 337.564

**Total** 0 0 0 0 1320 616 616 616 616 616 4400

0 0 0 0 102.699 46.973 46.973 46.973 46.973 46.973 337.564

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 67.320

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 51.556

**R Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 118.876

**Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 118.876

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 127 66 66 66 66 66 456

Page 62 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:53 PM

**WBS** 3.4.1.2.1.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

456 0 0 456 338 0 119 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 880 440 440 440 440 440 3080

0 0 0 0 58.938 29.469 29.469 29.469 29.469 29.469 206.283

**R Total** 0 0 0 0 1320 616 616 616 616 616 4400

0 0 0 0 102.699 46.973 46.973 46.973 46.973 46.973 337.564

**Total** 0 0 0 0 1320 616 616 616 616 616 4400

0 0 0 0 102.699 46.973 46.973 46.973 46.973 46.973 337.564

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 67.320

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 51.556

**R Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 118.876

**Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 118.876

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 127 66 66 66 66 66 456

Page 63 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:53 PM

**WBS** 3.4.1.2.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 64 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:54 PM

**WBS** 3.4.1.2.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 65 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:54 PM

**WBS** 3.4.1.2.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 66 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:54 PM

**WBS** 3.4.1.2.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 67 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:55 PM

**WBS** 3.4.1.2.2 **Description:** Electrical Support

**Institution :** **Contact**

During the data taking period each year, a team of electrical
technicians, with oversight by an electrical engineer, will a)

conduct routine tests of installed PMTs and readout electronics,
collecting a database of parts needing attention during the

annual shutdown; and b) repair parts exchanged during the last shutdown.
A total Tile technician team of 2.5 FTE will be

devoted to these tasks, with the U.S. providing 40% of the effort,
corresponding to the 33% of the PMTs and 50% of the

readout electronics provided by the U.S.

.25 EE FTE for 06, then .1 EE FTE thereafter. Also, 1.0 ET FTE for
operations. \$10k low value for **Details of Estimate:**

miscellaneous consumables.

Estimate currently assigned to U. Chicago, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

859 0 0 859 706 0 153 0 6.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

Technician R 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 100.307 100.307 100.307 100.307 100.307 100.307 601.842

**R Total** 0 0 0 0 2200 1936 1936 1936 1936 1936 11880

0 0 0 0 134.943 114.161 114.161 114.161 114.161 114.161 705.748

**Total** 0 0 0 0 2200 1936 1936 1936 1936 1936 11880

0 0 0 0 134.943 114.161 114.161 114.161 114.161 114.161 705.748

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 91.800

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 61.200

**R Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 153.000

**Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 153.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 166 139 139 139 139 139 859

Page 68 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:55 PM

**WBS** 3.4.1.2.2.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 69 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:56 PM

**WBS** 3.4.1.2.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

859 0 0 859 706 0 153 0 6.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

Technician R 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 100.307 100.307 100.307 100.307 100.307 100.307 601.842

**R Total** 0 0 0 0 2200 1936 1936 1936 1936 1936 11880

0 0 0 0 134.943 114.161 114.161 114.161 114.161 114.161 705.748

**Total** 0 0 0 0 2200 1936 1936 1936 1936 1936 11880

0 0 0 0 134.943 114.161 114.161 114.161 114.161 114.161 705.748

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 91.800

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 61.200

**R Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 153.000

**Total** 0.0 0.0 0.0 0.0 20.0 16.0 16.0 16.0 16.0 16.0 153.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 166 139 139 139 139 139 859

Page 70 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:56 PM

**WBS** 3.4.1.2.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 71 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:56 PM

**WBS** 3.4.1.2.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 72 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:57 PM

**WBS** 3.4.1.2.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 73 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:57 PM

**WBS** 3.4.1.2.3 **Description:** Software Support

**Institution :** **Contact**

2 FTE of professional software support will be provided for the Tilecal
system, with 50% coming from the U.S. These

programmers will provide and maintain the programs that interface the
Tile Calorimeter to the TDAQ system and those that

do monitoring and provide displays for hardware and data quality
evaluation.

1 FTE per year, with Half FTE for 06. Currently assigned 50/50 ANL/U.
Chicago for estimating **Details of Estimate:**

purposes, with actual distribution among collaborating institutions
later

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1175 0 0 1175 826 0 156 193 6.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674 826.044

**R Total** 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674 826.044

**Total** 0 0 0 0 1760 1760 1760 1760 1760 1760 10560

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674 826.044

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 12.0 12.0 12.0 12.0 12.0 12.0 95.472

Travel R 0.0 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 253.701

**R Total** 0.0 0.0 0.0 0.0 42.0 42.0 42.0 42.0 42.0 42.0 349.173

**Total** 0.0 0.0 0.0 0.0 42.0 42.0 42.0 42.0 42.0 42.0 349.173

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 196 196 196 196 196 196 1175

Page 74 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:58 PM

**WBS** 3.4.1.2.3.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

682 0 0 682 525 0 156 0 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 87.521 87.521 87.521 87.521 87.521 87.521 525.126

**R Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 87.521 87.521 87.521 87.521 87.521 87.521 525.126

**Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 87.521 87.521 87.521 87.521 87.521 87.521 525.126

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 40.392

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 116.001

**R Total** 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 21.0 156.393

**Total** 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 21.0 156.393

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 114 114 114 114 114 114 682

Page 75 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:58 PM

**WBS** 3.4.1.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

494 0 0 494 301 0 0 193 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 50.153 50.153 50.153 50.153 50.153 50.153 300.918

**R Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 50.153 50.153 50.153 50.153 50.153 50.153 300.918

**Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 50.153 50.153 50.153 50.153 50.153 50.153 300.918

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 55.080

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 137.700

**R Total** 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 21.0 192.780

**Total** 0.0 0.0 0.0 0.0 21.0 21.0 21.0 21.0 21.0 21.0 192.780

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 82 82 82 82 82 82 494

Page 76 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:59 PM

**WBS** 3.4.1.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 77 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:32:59 PM

**WBS** 3.4.1.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 78 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:00 PM

**WBS** 3.4.1.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 79 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:00 PM

**WBS** 3.4.1.2.4 **Description:** Physicist Support

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7584 0 0 7584 5914 0 1670 0 60.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 4400 4400 4400 4400 4400 4400 4400 30800

0 0 0 330.606 330.606 330.606 330.606 330.606 330.606 330.606 2314.242

Post Doc B/I 0 0 0 10560 8800 8800 8800 8800 8800 8800 63360

0 0 0 447.447 369.56 369.56 369.56 369.56 369.56 369.56 2664.807

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521 934.647

**B/I Total** 0 0 0 16720 14960 14960 14960 14960 14960 14960 106480

0 0 0 911.574 833.687 833.687 833.687 833.687 833.687 833.687 5913.696

**Total** 0 0 0 16720 14960 14960 14960 14960 14960 14960 106480

0 0 0 911.574 833.687 833.687 833.687 833.687 833.687 833.687 5913.696

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5 198.783

Travel B/I 0.0 0.0 0.0 170.0 144.5 144.5 144.5 144.5 144.5 144.5
1471.580

**B/I Total** 0.0 0.0 0.0 195.5 164.0 164.0 164.0 164.0 164.0 164.0
1670.363

**Total** 0.0 0.0 0.0 195.5 164.0 164.0 164.0 164.0 164.0 164.0 1670.363

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 1187 1066 1066 1066 1066 1066 1066 7584

Page 80 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:00 PM

**WBS** 3.4.1.2.4.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1913 0 0 1913 1558 0 356 0 15.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 3520 1760 1760 1760 1760 1760 1760 14080

0 0 0 155.774 77.887 77.887 77.887 77.887 77.887 77.887 623.096

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521 934.647

**B/I Total** 0 0 0 5280 3520 3520 3520 3520 3520 3520 26400

0 0 0 289.295 211.408 211.408 211.408 211.408 211.408 211.408 1557.743

**Total** 0 0 0 5280 3520 3520 3520 3520 3520 3520 26400

0 0 0 289.295 211.408 211.408 211.408 211.408 211.408 211.408 1557.743

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 6.0 3.0 3.0 3.0 3.0 3.0 3.0 26.928

Travel B/I 0.0 0.0 0.0 51.0 34.0 34.0 34.0 34.0 34.0 34.0 328.670

**B/I Total** 0.0 0.0 0.0 57.0 37.0 37.0 37.0 37.0 37.0 37.0 355.598

**Total** 0.0 0.0 0.0 57.0 37.0 37.0 37.0 37.0 37.0 37.0 355.598

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 362 259 259 259 259 259 259 1913

Page 81 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:01 PM

**WBS** 3.4.1.2.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1869 0 0 1869 1455 0 414 0 14.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 138.545 138.545 138.545 138.545 138.545 138.545 138.545 969.815

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 69.34 69.34 69.34 69.34 69.34 69.34 69.34 485.380

**B/I Total** 0 0 0 3520 3520 3520 3520 3520 3520 3520 24640

0 0 0 207.885 207.885 207.885 207.885 207.885 207.885 207.885 1455.195

**Total** 0 0 0 3520 3520 3520 3520 3520 3520 3520 24640

0 0 0 207.885 207.885 207.885 207.885 207.885 207.885 207.885 1455.195

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 6.0 3.0 3.0 3.0 3.0 3.0 3.0 36.720

Travel B/I 0.0 0.0 0.0 42.5 34.0 34.0 34.0 34.0 34.0 34.0 377.145

**B/I Total** 0.0 0.0 0.0 48.5 37.0 37.0 37.0 37.0 37.0 37.0 413.865

**Total** 0.0 0.0 0.0 48.5 37.0 37.0 37.0 37.0 37.0 37.0 413.865

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 282 264 264 264 264 264 264 1869

Page 82 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:02 PM

**WBS** 3.4.1.2.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1350 0 0 1350 1028 0 321 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 880 880 880 880 880 880 880 6160

0 0 0 63.187 63.187 63.187 63.187 63.187 63.187 63.187 442.309

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 83.719 83.719 83.719 83.719 83.719 83.719 83.719 586.033

**B/I Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 146.906 146.906 146.906 146.906 146.906 146.906 146.906 1028.342

**Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 146.906 146.906 146.906 146.906 146.906 146.906 146.906 1028.342

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5 48.195

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5 273.105

**B/I Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 321.300

**Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 321.300

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 193 193 193 193 193 193 193 1350

Page 83 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:02 PM

**WBS** 3.4.1.2.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1443 0 0 1443 1178 0 265 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 880 880 880 880 880 880 880 6160

0 0 0 83.426 83.426 83.426 83.426 83.426 83.426 83.426 583.982

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 84.89 84.89 84.89 84.89 84.89 84.89 84.89 594.230

**B/I Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 168.316 168.316 168.316 168.316 168.316 168.316 168.316 1178.212

**Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 168.316 168.316 168.316 168.316 168.316 168.316 168.316 1178.212

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5 39.690

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5 224.910

**B/I Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 264.600

**Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 264.600

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 206 206 206 206 206 206 206 1443

Page 84 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:03 PM

**WBS** 3.4.1.2.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1009 0 0 1009 694 0 315 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 880 880 880 880 880 880 880 6160

0 0 0 45.448 45.448 45.448 45.448 45.448 45.448 45.448 318.136

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760 12320

0 0 0 53.724 53.724 53.724 53.724 53.724 53.724 53.724 376.068

**B/I Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 99.172 99.172 99.172 99.172 99.172 99.172 99.172 694.204

**Total** 0 0 0 2640 2640 2640 2640 2640 2640 2640 18480

0 0 0 99.172 99.172 99.172 99.172 99.172 99.172 99.172 694.204

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5 47.250

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5 267.750

**B/I Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 315.000

**Total** 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0 30.0 315.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 144 144 144 144 144 144 144 1009

Page 85 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:03 PM

**WBS** 3.4.1.3 **Description:** Maintenance (Beam-off)

**Institution :** **Contact**

Includes all engineering, technical staff and materials to work on the
detector systems during planned shut down periods.

Includes schedule maintenance to systems that are not accessible during
run periods. Includes anticipated minor repair or

replacement activities. Includes all tooling, fixtures or test equipment
not included as part of operations scope.

Maintenance time estimated to be 2.5 months per year. Additional work
estimated for FY06 due to **Details of Estimate:**

anticipated startup issues.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1301 0 0 1301 646 76 421 158 5.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**B/I Total** 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 940 740 740 740 740 740 4640

0 0 0 0 48.359 40.827 40.827 40.827 40.827 40.827 252.494

**R Total** 0 0 0 0 1820 1092 1092 1092 1092 1092 7280

0 0 0 0 126.756 72.185 72.185 72.185 72.185 72.185 487.681

**Total** 0 0 0 440 2260 1532 1532 1532 1532 1532 10360

0 0 0 33.38 160.136 105.565 105.565 105.565 105.565 105.565 721.341

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 27.0 27.0 27.0 27.0 72.0 27.0 286.632

Travel R 0.0 0.0 0.0 4.3 38.3 34.3 34.3 34.3 34.3 34.3 292.766

**R Total** 0.0 0.0 0.0 10.3 65.3 61.3 61.3 61.3 106.3 61.3 579.398

**Total** 0.0 0.0 0.0 10.3 65.3 61.3 61.3 61.3 106.3 61.3 579.398

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 46 248 188 188 188 256 188 1301

Page 86 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:04 PM

**WBS** 3.4.1.3.1 **Description:** Mechanical Support

**Institution :** **Contact**

Two phases of the annual shutdown period are identified which require
mechanical support. The first is at the beginning

and end when the endcaps, including the Tile extended barrel
calorimeters, will be moved approximately 3 meters axially

aware from the barrel systems to permit access during the shutdown. Tile
mechanical personnel will be needed to assist in

the movement and to make needed connections and disconnections of the
Tile calorimeters. Second, between the

movements of the endcaps, mechanical support will be needed for the
calibration and maintenance work that will be on the

Tile calorimeter during the shutdown. The U.S. will supply the main
effort for interaction with the endcap movement system

and a fraction of that required for working with other systems. The
total team estimated for these tasks is 4 FTE

technicians during the approximately quarter of each year when this work
will proceed. The U.S. will supply 30% of this

effort. 9 months of mechanical engineering will be provided in the first
shutdown year and 4 months in later years, of which

the U.S. will provide 1/3.

.25 ME FTE for 06, then .1 ME FTE thereafter. Also, .5 MT FTE, with .25
MT FTE thereafter. \$10k**Details of Estimate:**

low value for miscellaneous consumables.

Estimate currently assigned to ANL, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

564 0 0 564 308 23 183 49 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 540 540 540 540 540 540 3240

0 0 0 0 33.294 33.294 33.294 33.294 33.294 33.294 199.764

**R Total** 0 0 0 0 980 716 716 716 716 716 4560

0 0 0 0 77.055 50.798 50.798 50.798 50.798 50.798 331.045

**Total** 0 0 0 0 980 716 716 716 716 716 4560

0 0 0 0 77.055 50.798 50.798 50.798 50.798 50.798 331.045

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 13.0 13.0 13.0 13.0 13.0 13.0 93.780

Travel R 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 18.0 138.681

**R Total** 0.0 0.0 0.0 3.0 31.0 31.0 31.0 31.0 31.0 31.0 232.461

**Total** 0.0 0.0 0.0 3.0 31.0 31.0 31.0 31.0 31.0 31.0 232.461

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 4 115 89 89 89 89 89 564

Page 87 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:04 PM

**WBS** 3.4.1.3.1.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

491 0 0 491 308 0 183 0 2.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504 131.281

Technician R 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469 176.814

**R Total** 0 0 0 0 880 616 616 616 616 616 3960

0 0 0 0 73.23 46.973 46.973 46.973 46.973 46.973 308.095

**Total** 0 0 0 0 880 616 616 616 616 616 3960

0 0 0 0 73.23 46.973 46.973 46.973 46.973 46.973 308.095

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 67.320

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 116.001

**R Total** 0.0 0.0 0.0 0.0 25.0 25.0 25.0 25.0 25.0 25.0 183.321

**Total** 0.0 0.0 0.0 0.0 25.0 25.0 25.0 25.0 25.0 25.0 183.321

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 104 78 78 78 78 78 491

Page 88 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:05 PM

**WBS** 3.4.1.3.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 89 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:05 PM

**WBS** 3.4.1.3.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 90 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:06 PM

**WBS** 3.4.1.3.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

72 0 0 72 0 23 0 49 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 3.825 3.825 3.825 3.825 3.825 3.825 22.950

**R Total** 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 3.825 3.825 3.825 3.825 3.825 3.825 22.950

**Total** 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 3.825 3.825 3.825 3.825 3.825 3.825 22.950

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0 26.460

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 22.680

**R Total** 0.0 0.0 0.0 3.0 6.0 6.0 6.0 6.0 6.0 6.0 49.140

**Total** 0.0 0.0 0.0 3.0 6.0 6.0 6.0 6.0 6.0 6.0 49.140

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 4 11 11 11 11 11 11 72

Page 91 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:06 PM

**WBS** 3.4.1.3.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 92 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:07 PM

**WBS** 3.4.1.3.2 **Description:** Electrical Support

**Institution :** **Contact**

Shutdown periods will be the main opportunity to access electronics and
to replace malfunctioning parts. The heavy work

of accessing drawers and other electronics locations will be mechanical,
so a smaller amount of technical effort is provided

for electronics during the shutdown period, although the total
electronics effort year round is larger than that for mechanical

work. The Tile system group will provide 2 FTE electronics effort
(technician plus engineer) during the 3 month shutdown,

of which half will come from the U.S.

.25 EE FTE for 06, then .1 EE FTE thereafter. Also, .5 ET FTE for
operations. \$50k high value for **Details of Estimate:**

miscellaneous consumables and spares.

Estimate currently applied to U. Chicago, but may be apportioned to
other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

442 0 0 442 104 53 176 109 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

Technician R 0 0 0 0 400 200 200 200 200 200 1400

0 0 0 0 15.065 7.533 7.533 7.533 7.533 7.533 52.730

**R Total** 0 0 0 0 840 376 376 376 376 376 2720

0 0 0 0 49.701 21.387 21.387 21.387 21.387 21.387 156.636

**Total** 0 0 0 0 840 376 376 376 376 376 2720

0 0 0 0 49.701 21.387 21.387 21.387 21.387 21.387 156.636

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 11.0 11.0 11.0 11.0 56.0 11.0 169.290

Travel R 0.0 0.0 0.0 0.0 16.0 12.0 12.0 12.0 12.0 12.0 115.740

**R Total** 0.0 0.0 0.0 0.0 27.0 23.0 23.0 23.0 68.0 23.0 285.030

**Total** 0.0 0.0 0.0 0.0 27.0 23.0 23.0 23.0 68.0 23.0 285.030

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 91 56 56 56 125 56 442

Page 93 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:07 PM

**WBS** 3.4.1.3.2.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 94 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:08 PM

**WBS** 3.4.1.3.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

280 0 0 280 104 0 176 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

**R Total** 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

**Total** 0 0 0 0 440 176 176 176 176 176 1320

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854 103.906

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 50.0 5.0 114.750

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0 61.200

**R Total** 0.0 0.0 0.0 0.0 15.0 11.0 11.0 11.0 56.0 11.0 175.950

**Total** 0.0 0.0 0.0 0.0 15.0 11.0 11.0 11.0 56.0 11.0 175.950

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 58 31 31 31 100 31 280

Page 95 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:08 PM

**WBS** 3.4.1.3.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

86 0 0 86 0 31 0 55 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 8.96 4.48 4.48 4.48 4.48 4.48 31.360

**R Total** 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 8.96 4.48 4.48 4.48 4.48 4.48 31.360

**Total** 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 8.96 4.48 4.48 4.48 4.48 4.48 31.360

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 27.540

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 27.540

**R Total** 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 55.080

**Total** 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 55.080

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 14 14 14 14 14 86

Page 96 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:09 PM

**WBS** 3.4.1.3.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 97 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:09 PM

**WBS** 3.4.1.3.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

75 0 0 75 0 21 0 54 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 6.105 3.053 3.053 3.053 3.053 3.053 21.370

**R Total** 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 6.105 3.053 3.053 3.053 3.053 3.053 21.370

**Total** 0 0 0 0 200 100 100 100 100 100 700

0 0 0 0 6.105 3.053 3.053 3.053 3.053 3.053 21.370

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 27.000

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 27.000

**R Total** 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 54.000

**Total** 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0 54.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 15 12 12 12 12 12 75

Page 98 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:10 PM

**WBS** 3.4.1.3.3 **Description:** Software Support

**Institution :** **Contact**

1.0 FTE assigned to operations (beam on) estimate. However, estimate may
be apportioned to this**Details of Estimate:**

WBS and other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 99 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:10 PM

**WBS** 3.4.1.3.3.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 100 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:10 PM

**WBS** 3.4.1.3.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 101 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:11 PM

**WBS** 3.4.1.3.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 102 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:11 PM

**WBS** 3.4.1.3.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 103 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:11 PM

**WBS** 3.4.1.3.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 104 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:12 PM

**WBS** 3.4.1.3.4 **Description:** Physicist Support

**Institution :** **Contact**

.25 FTE per year for coordination, planning, and oversight. \$3k low
value for miscellaneous **Details of Estimate:**

consumables.

Currently assigned to ANL. However, this estimate may be apportioned to
other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

296 0 0 296 234 0 62 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**B/I Total** 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**Total** 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0 23.562

Travel R 0.0 0.0 0.0 4.3 4.3 4.3 4.3 4.3 4.3 4.3 38.345

**R Total** 0.0 0.0 0.0 7.3 7.3 7.3 7.3 7.3 7.3 7.3 61.907

**Total** 0.0 0.0 0.0 7.3 7.3 7.3 7.3 7.3 7.3 7.3 61.907

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 42 42 42 42 42 42 42 296

Page 105 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:12 PM

**WBS** 3.4.1.3.4.1 **Description:** ANL

**Institution :** ANL **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

296 0 0 296 234 0 62 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**B/I Total** 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**Total** 0 0 0 440 440 440 440 440 440 440 3080

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38 233.660

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0 23.562

Travel R 0.0 0.0 0.0 4.3 4.3 4.3 4.3 4.3 4.3 4.3 38.345

**R Total** 0.0 0.0 0.0 7.3 7.3 7.3 7.3 7.3 7.3 7.3 61.907

**Total** 0.0 0.0 0.0 7.3 7.3 7.3 7.3 7.3 7.3 7.3 61.907

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 42 42 42 42 42 42 42 296

Page 106 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:13 PM

**WBS** 3.4.1.3.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 107 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:13 PM

**WBS** 3.4.1.3.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 108 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:14 PM

**WBS** 3.4.1.3.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 109 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:14 PM

**WBS** 3.4.1.3.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 110 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:14 PM

**WBS** 3.4.2 **Description:** Calibration & Monitoring

**Institution :** **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2614 0 0 2614 1484 407 619 105 23.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 2640 5280 5280 5280 5280 5280 5280 34320

0 0 0 111.862 223.724 223.724 223.724 223.724 223.724 223.724 1454.206

**B/I Total** 0 0 0 2640 5280 5280 5280 5280 5280 5280 34320

0 0 0 111.862 223.724 223.724 223.724 223.724 223.724 223.724 1454.206

Computer Professional MR 0 0 80 0 0 0 0 0 0 0 80

0 0 7.956 0 0 0 0 0 0 0 7.956

Technician MR 0 0 220 0 0 0 0 0 0 0 220

0 0 9.856 0 0 0 0 0 0 0 9.856

**MR Total** 0 0 300 0 0 0 0 0 0 0 300

0 0 17.812 0 0 0 0 0 0 0 17.812

Computer Professional R 0 0 220 300 0 0 0 0 0 0 520

0 0 21.88 29.837 0 0 0 0 0 0 51.717

Gen Lab R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.116 0 0 0 0 0 0 0 28.116

Mechanical Engineer R 0 0 170 170 0 0 0 0 0 0 340

0 0 16.908 16.908 0 0 0 0 0 0 33.816

Technician R 0 0 660 1760 440 440 440 440 440 440 5060

0 0 39.812 87.95 29.469 29.469 29.469 29.469 29.469 29.469 304.576

**R Total** 0 0 1930 2230 440 440 440 440 440 440 6800

0 0 106.716 134.695 29.469 29.469 29.469 29.469 29.469 29.469 418.225

**Total** 0 0 2230 4870 5720 5720 5720 5720 5720 5720 41420

0 0 124.528 246.557 253.193 253.193 253.193 253.193 253.193 253.193
1890.243

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 3.2 10.0 10.0 10.0 10.0 10.0 10.0 87.960

Travel B/I 0.0 0.0 0.0 22.1 57.8 54.8 57.8 57.8 57.8 57.8 515.745

**B/I Total** 0.0 0.0 0.0 25.3 67.8 64.8 67.8 67.8 67.8 67.8 603.705

Other MR 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.530

Page 111 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:15 PM

Travel MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**MR Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.650

Other R 0.0 0.0 12.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 32.154

Travel R 0.0 0.0 23.0 35.0 0.0 0.0 0.0 0.0 0.0 0.0 80.554

**R Total** 0.0 0.0 35.0 48.0 0.0 0.0 0.0 0.0 0.0 0.0 112.708

**Total** 0.0 0.0 40.0 73.3 67.8 64.8 67.8 67.8 67.8 67.8 724.063

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 180 348 348 345 348 348 348 348 2614

Page 112 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:15 PM

**WBS** 3.4.2.1 **Description:** Pre-Operations

**Institution :** **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of

these constants, and monitor the voltages and temperatures of the
device. This task covers pre-operational calibration by

the

Tile calibration systems (Cs source, laser flasher, and charge injection
systems) and also calibration of a sample of the

modules in

a test beam. The work involves operation of the hydraulically driven Cs
system, including connections and disconnections

of the

system from modules to be tested, operation of the other calibration
systems, maintenance and updates of the module

handling

system in the test beam, and maintenance and operation of the testbeam
readout systems. A total of 4 FTE of technician

effort will be required, with 25% provided by the U.S.

Physicist estimate**Basis of Estimate:**

Monitoring and Calibration function will be required during half of 2005
as commissioning begins **Details of Estimate:**

and continuing to beginning of operations in 7/06. Level of effort is
estimated to be half that of operations

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

380 0 0 380 29 230 15 105 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 80 0 0 0 0 0 0 0 80

0 0 7.956 0 0 0 0 0 0 0 7.956

Technician MR 0 0 220 0 0 0 0 0 0 0 220

0 0 9.856 0 0 0 0 0 0 0 9.856

**MR Total** 0 0 300 0 0 0 0 0 0 0 300

0 0 17.812 0 0 0 0 0 0 0 17.812

Computer Professional R 0 0 220 300 0 0 0 0 0 0 520

0 0 21.88 29.837 0 0 0 0 0 0 51.717

Gen Lab R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.116 0 0 0 0 0 0 0 28.116

Mechanical Engineer R 0 0 170 170 0 0 0 0 0 0 340

0 0 16.908 16.908 0 0 0 0 0 0 33.816

Technician R 0 0 660 1760 0 0 0 0 0 0 2420

0 0 39.812 87.95 0 0 0 0 0 0 127.762

**R Total** 0 0 1930 2230 0 0 0 0 0 0 4160

0 0 106.716 134.695 0 0 0 0 0 0 241.411

**Total** 0 0 2230 2230 0 0 0 0 0 0 4460

0 0 124.528 134.695 0 0 0 0 0 0 259.223

Page 113 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:16 PM

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.530

Travel MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**MR Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.650

Other R 0.0 0.0 12.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0 32.154

Travel R 0.0 0.0 23.0 35.0 0.0 0.0 0.0 0.0 0.0 0.0 80.554

**R Total** 0.0 0.0 35.0 48.0 0.0 0.0 0.0 0.0 0.0 0.0 112.708

**Total** 0.0 0.0 40.0 48.0 0.0 0.0 0.0 0.0 0.0 0.0 120.358

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 180 200 0 0 0 0 0 0 380

Page 114 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:16 PM

**WBS** 3.4.2.1.1 **Description:** ANL

**Institution :** ANL **Contact**

Physicist estimate**Basis of Estimate:**

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

188 0 0 188 0 144 0 44 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional MR 0 0 80 0 0 0 0 0 0 0 80

0 0 7.956 0 0 0 0 0 0 0 7.956

**MR Total** 0 0 80 0 0 0 0 0 0 0 80

0 0 7.956 0 0 0 0 0 0 0 7.956

Computer Professional R 0 0 220 300 0 0 0 0 0 0 520

0 0 21.88 29.837 0 0 0 0 0 0 51.717

Gen Lab R 0 0 220 0 0 0 0 0 0 0 220

0 0 6.248 0 0 0 0 0 0 0 6.248

Mechanical Engineer R 0 0 170 170 0 0 0 0 0 0 340

0 0 16.908 16.908 0 0 0 0 0 0 33.816

Technician R 0 0 220 440 0 0 0 0 0 0 660

0 0 14.735 29.469 0 0 0 0 0 0 44.204

**R Total** 0 0 830 910 0 0 0 0 0 0 1740

0 0 59.771 76.214 0 0 0 0 0 0 135.985

**Total** 0 0 910 910 0 0 0 0 0 0 1820

0 0 67.727 76.214 0 0 0 0 0 0 143.941

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 13.464

Travel R 0.0 0.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 30.934

**R Total** 0.0 0.0 18.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 44.398

**Total** 0.0 0.0 18.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 44.398

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 115 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:17 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 90 98 0 0 0 0 0 0 188

Page 116 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:17 PM

**WBS** 3.4.2.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

Physicist estimate**Basis of Estimate:**

Half FTE for a post doc, half time during commissioning**Details of
Estimate:**

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

78 0 0 78 0 50 0 28 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 440 440 0 0 0 0 0 0 880

0 0 25.077 25.077 0 0 0 0 0 0 50.154

**R Total** 0 0 440 440 0 0 0 0 0 0 880

0 0 25.077 25.077 0 0 0 0 0 0 50.154

**Total** 0 0 440 440 0 0 0 0 0 0 880

0 0 25.077 25.077 0 0 0 0 0 0 50.154

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

Travel R 0.0 0.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0 0.0 21.420

**R Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 27.540

**Total** 0.0 0.0 9.0 9.0 0.0 0.0 0.0 0.0 0.0 0.0 27.540

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 39 39 0 0 0 0 0 0 78

Page 117 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:17 PM

**WBS** 3.4.2.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

Physicist estimate**Basis of Estimate:**

Half FTE for a post doc, half time during commissioning**Details of
Estimate:**

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

35 0 0 35 0 20 0 15 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 220 0 0 0 0 0 0 0 220

0 0 9.856 0 0 0 0 0 0 0 9.856

**MR Total** 0 0 220 0 0 0 0 0 0 0 220

0 0 9.856 0 0 0 0 0 0 0 9.856

Technician R 0 0 0 220 0 0 0 0 0 0 220

0 0 0 9.856 0 0 0 0 0 0 9.856

**R Total** 0 0 0 220 0 0 0 0 0 0 220

0 0 0 9.856 0 0 0 0 0 0 9.856

**Total** 0 0 220 220 0 0 0 0 0 0 440

0 0 9.856 9.856 0 0 0 0 0 0 19.712

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 1.530

Travel MR 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**MR Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.650

Other R 0.0 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 1.530

Travel R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 6.120

**R Total** 0.0 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 7.650

**Total** 0.0 0.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 15.300

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 118 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:18 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 18 0 0 0 0 0 0 35

Page 119 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:18 PM

**WBS** 3.4.2.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

Physicist estimate**Basis of Estimate:**

Half FTE for a post doc, half time during commissioning**Details of
Estimate:**

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

44 0 0 44 29 0 15 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 440 0 0 0 0 0 0 0 440

0 0 12.496 0 0 0 0 0 0 0 12.496

Technician R 0 0 0 440 0 0 0 0 0 0 440

0 0 0 16.832 0 0 0 0 0 0 16.832

**R Total** 0 0 440 440 0 0 0 0 0 0 880

0 0 12.496 16.832 0 0 0 0 0 0 29.328

**Total** 0 0 440 440 0 0 0 0 0 0 880

0 0 12.496 16.832 0 0 0 0 0 0 29.328

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 5.040

Travel R 0.0 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 10.080

**R Total** 0.0 0.0 2.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 15.120

**Total** 0.0 0.0 2.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 15.120

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 15 29 0 0 0 0 0 0 44

Page 120 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:18 PM

**WBS** 3.4.2.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**U.S. ATLAS % share of** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

34 0 0 34 0 16 0 18 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Gen Lab R 0 0 220 0 0 0 0 0 0 0 220

0 0 9.372 0 0 0 0 0 0 0 9.372

Technician R 0 0 0 220 0 0 0 0 0 0 220

0 0 0 6.716 0 0 0 0 0 0 6.716

**R Total** 0 0 220 220 0 0 0 0 0 0 440

0 0 9.372 6.716 0 0 0 0 0 0 16.088

**Total** 0 0 220 220 0 0 0 0 0 0 440

0 0 9.372 6.716 0 0 0 0 0 0 16.088

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 6.000

Travel R 0.0 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 12.000

**R Total** 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 18.000

**Total** 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 18.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 18 16 0 0 0 0 0 0 34

Page 121 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:19 PM

**WBS** 3.4.2.2 **Description:** Operations (Beam-on)

**Institution :** **Contact**

Special calibration data will be taken during ATLAS data taking periods,
using the 3 special calibration systems of Tilecal.

Routing operation of the calibration systems will be provided by 1 FTE
of technical effort, of which the U.S. will provide

25%. Analysis and interpretation of the data will be done by postdocs
and other physicists.

Physicist estimate**Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1770 0 0 1770 1163 177 430 0 17.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 2112 4224 4224 4224 4224 4224 4224 27456

0 0 0 89.49 178.98 178.98 178.98 178.98 178.98 178.98 1163.370

**B/I Total** 0 0 0 2112 4224 4224 4224 4224 4224 4224 27456

0 0 0 89.49 178.98 178.98 178.98 178.98 178.98 178.98 1163.370

Technician R 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469 176.814

**R Total** 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469 176.814

**Total** 0 0 0 2112 4664 4664 4664 4664 4664 4664 30096

0 0 0 89.49 208.449 208.449 208.449 208.449 208.449 208.449 1340.184

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 3.2 8.0 8.0 8.0 8.0 8.0 8.0 71.299

Travel B/I 0.0 0.0 0.0 13.6 40.8 37.8 40.8 40.8 40.8 40.8 358.638

**B/I Total** 0.0 0.0 0.0 16.8 48.8 45.8 48.8 48.8 48.8 48.8 429.937

**Total** 0.0 0.0 0.0 16.8 48.8 45.8 48.8 48.8 48.8 48.8 429.937

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 114 277 273 277 277 277 277 1770

Page 122 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:20 PM

**WBS** 3.4.2.2.1 **Description:** ANL

**Institution :** ANL **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate**Basis of Estimate:**

80% of annual staffing level of one FTE post doc**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

698 0 0 698 405 177 116 0 6.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 704 1408 1408 1408 1408 1408 1408 9152

0 0 0 31.155 62.31 62.31 62.31 62.31 62.31 62.31 405.015

**B/I Total** 0 0 0 704 1408 1408 1408 1408 1408 1408 9152

0 0 0 31.155 62.31 62.31 62.31 62.31 62.31 62.31 405.015

Technician R 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469 176.814

**R Total** 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469 176.814

**Total** 0 0 0 704 1848 1848 1848 1848 1848 1848 11792

0 0 0 31.155 91.779 91.779 91.779 91.779 91.779 91.779 581.829

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.6 1.6 1.6 1.6 1.6 1.6 10.771

Travel B/I 0.0 0.0 0.0 0.0 13.6 13.6 13.6 13.6 13.6 13.6 105.174

**B/I Total** 0.0 0.0 0.0 0.0 15.2 15.2 15.2 15.2 15.2 15.2 115.945

**Total** 0.0 0.0 0.0 0.0 15.2 15.2 15.2 15.2 15.2 15.2 115.945

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 31 111 111 111 111 111 111 698

Page 123 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:20 PM

**WBS** 3.4.2.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate**Basis of Estimate:**

80% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

264 0 0 264 180 0 84 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 13.868 27.736 27.736 27.736 27.736 27.736 27.736 180.284

**B/I Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 13.868 27.736 27.736 27.736 27.736 27.736 27.736 180.284

**Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 13.868 27.736 27.736 27.736 27.736 27.736 27.736 180.284

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6 15.912

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8 67.626

**B/I Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 83.538

**Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 83.538

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 20 41 41 41 41 41 41 264

Page 124 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:21 PM

**WBS** 3.4.2.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate**Basis of Estimate:**

80% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

301 0 0 301 218 0 84 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.744 33.488 33.488 33.488 33.488 33.488 33.488 217.672

**B/I Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.744 33.488 33.488 33.488 33.488 33.488 33.488 217.672

**Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.744 33.488 33.488 33.488 33.488 33.488 33.488 217.672

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6 15.912

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8 67.626

**B/I Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 83.538

**Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 83.538

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 23 46 46 46 46 46 46 301

Page 125 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:21 PM

**WBS** 3.4.2.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate**Basis of Estimate:**

80% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

286 0 0 286 221 0 65 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.978 33.956 33.956 33.956 33.956 33.956 33.956 220.714

**B/I Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.978 33.956 33.956 33.956 33.956 33.956 33.956 220.714

**Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 16.978 33.956 33.956 33.956 33.956 33.956 33.956 220.714

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6 13.104

Travel B/I 0.0 0.0 0.0 3.4 6.8 3.8 6.8 6.8 6.8 6.8 51.912

**B/I Total** 0.0 0.0 0.0 4.2 8.4 5.4 8.4 8.4 8.4 8.4 65.016

**Total** 0.0 0.0 0.0 4.2 8.4 5.4 8.4 8.4 8.4 8.4 65.016

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 22 45 41 45 45 45 45 286

Page 126 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:22 PM

**WBS** 3.4.2.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

222 0 0 222 140 0 82 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 10.745 21.49 21.49 21.49 21.49 21.49 21.49 139.685

**B/I Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 10.745 21.49 21.49 21.49 21.49 21.49 21.49 139.685

**Total** 0 0 0 352 704 704 704 704 704 704 4576

0 0 0 10.745 21.49 21.49 21.49 21.49 21.49 21.49 139.685

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6 15.600

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8 66.300

**B/I Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 81.900

**Total** 0.0 0.0 0.0 4.2 8.4 8.4 8.4 8.4 8.4 8.4 81.900

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 17 34 34 34 34 34 34 222

Page 127 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:22 PM

**WBS** 3.4.2.3 **Description:** Maintenance (Beam-off)

**Institution :** **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for

restart.

Physicist estimate**Basis of Estimate:**

Maintenance is estimated to be 2.5 months per year. Staffing will be
level for the year, so **Details of Estimate:**

maintenance is 20%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

465 0 0 465 291 0 174 0 3.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 528 1056 1056 1056 1056 1056 1056 6864

0 0 0 22.372 44.744 44.744 44.744 44.744 44.744 44.744 290.836

**B/I Total** 0 0 0 528 1056 1056 1056 1056 1056 1056 6864

0 0 0 22.372 44.744 44.744 44.744 44.744 44.744 44.744 290.836

**Total** 0 0 0 528 1056 1056 1056 1056 1056 1056 6864

0 0 0 22.372 44.744 44.744 44.744 44.744 44.744 44.744 290.836

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 2.0 16.661

Travel B/I 0.0 0.0 0.0 8.5 17.0 17.0 17.0 17.0 17.0 17.0 157.107

**B/I Total** 0.0 0.0 0.0 8.5 19.0 19.0 19.0 19.0 19.0 19.0 173.768

**Total** 0.0 0.0 0.0 8.5 19.0 19.0 19.0 19.0 19.0 19.0 173.768

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 34 72 72 72 72 72 72 465

Page 128 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:23 PM

**WBS** 3.4.2.3.1 **Description:** ANL

**Institution :** ANL **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for

restart.

Physicist estimate**Basis of Estimate:**

20% of annual staffing level of one FTE post doc**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

132 0 0 132 101 0 31 0 1.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 176 352 352 352 352 352 352 2288

0 0 0 7.789 15.577 15.577 15.577 15.577 15.577 15.577 101.251

**B/I Total** 0 0 0 176 352 352 352 352 352 352 2288

0 0 0 7.789 15.577 15.577 15.577 15.577 15.577 15.577 101.251

**Total** 0 0 0 176 352 352 352 352 352 352 2288

0 0 0 7.789 15.577 15.577 15.577 15.577 15.577 15.577 101.251

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4 2.693

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4 28.485

**B/I Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 31.178

**Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 31.178

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 10 20 20 20 20 20 20 132

Page 129 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:23 PM

**WBS** 3.4.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for

restart.

Physicist estimate**Basis of Estimate:**

20% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 45 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 3.467 6.934 6.934 6.934 6.934 6.934 6.934 45.071

**B/I Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 3.467 6.934 6.934 6.934 6.934 6.934 6.934 45.071

**Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 3.467 6.934 6.934 6.934 6.934 6.934 6.934 45.071

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4 3.672

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4 33.813

**B/I Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 37.485

**Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 37.485

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 6 13 13 13 13 13 13 83

Page 130 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:24 PM

**WBS** 3.4.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for

restart.

20% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

92 0 0 92 54 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.186 8.372 8.372 8.372 8.372 8.372 8.372 54.418

**B/I Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.186 8.372 8.372 8.372 8.372 8.372 8.372 54.418

**Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.186 8.372 8.372 8.372 8.372 8.372 8.372 54.418

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4 3.672

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4 33.813

**B/I Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 37.485

**Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 37.485

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 7 14 14 14 14 14 14 92

Page 131 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:25 PM

**WBS** 3.4.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database

of these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for

restart.

20% of annual staffing level of half FTE post doc**Details of
Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

86 0 0 86 55 0 31 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.244 8.489 8.489 8.489 8.489 8.489 8.489 55.178

**B/I Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.244 8.489 8.489 8.489 8.489 8.489 8.489 55.178

**Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 4.244 8.489 8.489 8.489 8.489 8.489 8.489 55.178

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4 3.024

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4 27.846

**B/I Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 30.870

**Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 30.870

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 6 13 13 13 13 13 13 86

Page 132 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:25 PM

**WBS** 3.4.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

72 0 0 72 35 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 2.686 5.372 5.372 5.372 5.372 5.372 5.372 34.918

**B/I Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 2.686 5.372 5.372 5.372 5.372 5.372 5.372 34.918

**Total** 0 0 0 88 176 176 176 176 176 176 1144

0 0 0 2.686 5.372 5.372 5.372 5.372 5.372 5.372 34.918

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4 3.600

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4 33.150

**B/I Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 36.750

**Total** 0.0 0.0 0.0 1.7 3.8 3.8 3.8 3.8 3.8 3.8 36.750

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 5 11 11 11 11 11 11 72

Page 133 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:26 PM

**WBS** 3.4.3 **Description:** Tilecal System Common Costs

**Institution :** **Contact**

Common cost represent M&O costs associated with the Tile Calorimeter
System and shared between the participating

collaborators. Including maintenance cost related to special gases,
power supplies. Includes UPS maintenance, Coolant

consumption, electronic maintenance and any overall special detector
maintenance and telecommunication cost.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, **Details of Estimate:**

September 18, 2000 Draft 8.1. Current split is 50/50

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

818 0 0 818 0 0 818 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

**R Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8
818.290

**Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 21 19 123 133 132 131 131 131 818

Page 134 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:26 PM

**WBS** 3.4.3.1 **Description:** Operations

**Institution :** **Contact**

Common cost associated with the Extended Barrel System and shared
between the participating collaborators. Costs are

divided between ANL and U.Chicago for DOE/NSF split. Actual split and
participation of other institutions will be

determined later. The sum is the significant number.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, **Details of Estimate:**

September 18, 2000 Draft 8.1. Current split is 50/51

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

818 0 0 818 0 0 818 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

**R Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8
818.290

**Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 21 19 123 133 132 131 131 131 818

Page 135 of 136

U.S. ATLAS M&&O Estimate Cost 1/23/2005 1:33:27 PM

**WBS** 3.4.3.1.1 **Description:** ANL

**Institution :** ANL **Contact**

Common cost associated with the Extended Barrel System and shared
between the participating collaborators. Costs are

divided between ANL and U.Chicago for DOE/NSF split. Actual split and
participation of other institutions will be

determined later. The sum is the significant number.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, **Details of Estimate:**

September 18, 2000 Draft 8.1. Current split is 50/52

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

818 0 0 818 0 0 818 0 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

**R Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8
818.290

**Total** 0.0 0.0 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8 818.290

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 21 19 123 133 132 131 131 131 818

Page 136 of 136