----------------- ------------------- -------------------------------- --
  Step              Plan                Actual                           

  Mar. 5            Install capillary,                                   
                    leak check,                                          
                    heaters, OSP B                                       
                    blankets                                             

  Mar. 6            Finish ISP prep,                                     
                    bend continuity                                      
                    ISP, Attach ISPs                                     

  Mar. 7            Route fibers, start                                  
                    ENV routing                                          

  Mar. 8            Finish ENV routing,                                  
                    put upright                                          

  Mar. 9            Install top                                          
                    optoboards, start                                    
                    testing                                              

  Mar. 10           Slack                                                

  Mar. 11           Slack                                                

  Mar. 12           Finish opto                                          
                    testing, start mech                                  
                    work on opto                                         

  Mar. 13           Finish mech work                                     
                    opto, attach and                                     
                    route heater                                         
                    cables. Start                                        
                    exhaust attach                                       

  Mar. 14           Finish exhaust                                       
                    attach and leak                                      
                    check. Dress heater                                  
                    cables                                               

  Mar. 15           Continuty. Can                                       
                    start                                                

  Mar. 16           Can finish.                                          
                    Continuity                                           

  Mar. 17           Slack                                                

  Mar. 18           Slack                                                

  Mar. 19           Repair.                                              
                    Continuity(if                                        
                    needed)                                              

  Mar. 20           Slack                                                

  Mar. 21           Slack                                                

  Mar. 22           Slack                                                

  Mar. 23           Final prep and box                                   
                    for SR1                                              
  ----------------- ------------------- -------------------------------- --