+-----+----------------------------+------------------------------+----+
| S   | Plan                       | Actual                       |    |
| tep |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| F   | Install capillary, leak    | Capillary installed and leak | -1 |
| eb. | check, OSP bottom          | checked                      |    |
| 28  | blankets, heaters          |                              |    |
|     |                            | OSP heaters and blankets on. |    |
|     |                            | ISP prep completed. ISP prep |    |
|     |                            | finished. ISPs attached      |    |
+-----+----------------------------+------------------------------+----+
| M   | Finish ISP prep,           | ENV routing about ¾ done.    | -0 |
| ar. | continuity ISP, Attach     | Fiber routing almost         | .5 |
| 1   | ISPs                       | completed.                   |    |
+-----+----------------------------+------------------------------+----+
| M   | Route fibers, start ENV    | Fiber routing completed. ENV | -1 |
| ar. | routing                    | routing completed but one    | .5 |
| 2   |                            | open. Pictures have to be    |    |
|     |                            | taken                        |    |
+-----+----------------------------+------------------------------+----+
| M   | Slack                      |                              |    |
| ar. |                            |                              |    |
| 3   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Slack                      |                              |    |
| ar. |                            |                              |    |
| 4   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Continue ENV routing,      |                              |    |
| ar. |                            |                              |    |
| 5   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Finish ENV, put upright    |                              |    |
| ar. |                            |                              |    |
| 6   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Install top optoboards,    |                              |    |
| ar. | start testing              |                              |    |
| 7   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Finish opto testing, start |                              |    |
| ar. | mech work on opto          |                              |    |
| 8   |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Finish mech work opto,     |                              |    |
| ar. | attach and route heater    |                              |    |
| 9   | cables. Start exhaust      |                              |    |
|     | attach                     |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Slack                      |                              |    |
| ar. |                            |                              |    |
| 10  |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Slack                      |                              |    |
| ar. |                            |                              |    |
| 11  |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Finish exhaust attach and  |                              |    |
| ar. | leak check. Dress heater   |                              |    |
| 12  | cables                     |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Continuty. Can start       |                              |    |
| ar. |                            |                              |    |
| 13  |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Can finish. Continuity     |                              |    |
| ar. |                            |                              |    |
| 14  |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Repair. Continuity(if      |                              |    |
| ar. | needed)                    |                              |    |
| 15  |                            |                              |    |
+-----+----------------------------+------------------------------+----+
| M   | Final prep and box for SR1 |                              |    |
| ar. |                            |                              |    |
| 16  |                            |                              |    |
+-----+----------------------------+------------------------------+----+