**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:12 PM

**WBS** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common

Fund cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

8704 0 0 8704 0 6479 0 2225 96.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 7967 6159 888 888 888 888 888 888 19454

0 0 552.497 438.007 72.727 72.727 72.727 72.727 72.727 72.727 1426.866

Grad Student B/I 0 0 2646 10113 7921 5271 5271 5271 5271 5271 47035

0 0 43.341 165.652 129.746 86.34 86.34 86.34 86.34 86.34 770.439

Post Doc B/I 0 0 3546 9257 8840 4402 4402 4402 4402 4402 43653

0 0 111.698 291.595 278.46 138.663 138.663 138.663 138.663 138.663
1375.068

Sr Research Scientist B/I 0 0 3546 6621 6196 1758 1767 1767 1767 1767
25189

0 0 223.398 383.909 368.172 110.754 111.321 111.321 111.321 111.321
1531.517

**B/I Total** 0 0 17705 33038 24733 12319 12328 12328 12328 12328 137107

0 0 930.934 1329.513 899.455 408.484 409.051 409.051 409.051 409.051
5204.590

Technician MR 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

**MR Total** 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

Computer Professional R 0 0 0 880 556 200 200 200 200 200 2436

0 0 0 49.896 31.525 11.34 11.34 11.34 11.34 11.34 138.121

Electrical Engineer R 0 0 880 880 0 0 0 0 0 0 1760

0 0 60.984 60.984 0 0 0 0 0 0 121.968

Mechanical Engineer R 0 0 884 0 0 0 0 0 0 0 884

0 0 61.261 0 0 0 0 0 0 0 61.261

Technician R 0 0 4848 2666 2860 2640 2640 2640 2640 2640 23574

0 0 166.602 91.839 98.127 90.92 90.92 90.92 90.92 90.92 811.168

Page 1 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:12 PM

**R Total** 0 0 6612 4426 3416 2840 2840 2840 2840 2840 28654

0 0 288.847 202.719 129.652 102.26 102.26 102.26 102.26 102.26 1132.518

**Total** 0 0 26953 38344 28149 15159 15168 15168 15168 15168 169277

0 0 1324.95 1568.822 1029.107 510.744 511.311 511.311 511.311 511.311
6478.867

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

**MR Total** 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Other R 0.0 0.0 104.9 154.6 147.4 248.8 229.7 260.9 197.3 130.5 1528.650

Travel R 0.0 0.0 103.0 54.0 46.2 37.0 37.0 37.0 37.0 37.0 612.238

**R Total** 0.0 0.0 207.9 208.6 193.6 285.8 266.7 297.9 234.3 167.5
2140.888

**Total** 0.0 0.0 255.4 215.6 193.6 285.8 266.7 297.9 234.3 167.5
2225.240

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1680 1848 1259 818 800 831 767 701 8704

Page 2 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:12 PM

**WBS** 3.2 **Description:** TRT

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

8704 0 0 8704 0 6479 0 2225 96.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 7967 6159 888 888 888 888 888 888 19454

0 0 552.497 438.007 72.727 72.727 72.727 72.727 72.727 72.727 1426.866

Grad Student B/I 0 0 2646 10113 7921 5271 5271 5271 5271 5271 47035

0 0 43.341 165.652 129.746 86.34 86.34 86.34 86.34 86.34 770.439

Post Doc B/I 0 0 3546 9257 8840 4402 4402 4402 4402 4402 43653

0 0 111.698 291.595 278.46 138.663 138.663 138.663 138.663 138.663
1375.068

Sr Research Scientist B/I 0 0 3546 6621 6196 1758 1767 1767 1767 1767
25189

0 0 223.398 383.909 368.172 110.754 111.321 111.321 111.321 111.321
1531.517

**B/I Total** 0 0 17705 33038 24733 12319 12328 12328 12328 12328 137107

0 0 930.934 1329.513 899.455 408.484 409.051 409.051 409.051 409.051
5204.590

Technician MR 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

**MR Total** 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

Computer Professional R 0 0 0 880 556 200 200 200 200 200 2436

0 0 0 49.896 31.525 11.34 11.34 11.34 11.34 11.34 138.121

Electrical Engineer R 0 0 880 880 0 0 0 0 0 0 1760

0 0 60.984 60.984 0 0 0 0 0 0 121.968

Mechanical Engineer R 0 0 884 0 0 0 0 0 0 0 884

0 0 61.261 0 0 0 0 0 0 0 61.261

Technician R 0 0 4848 2666 2860 2640 2640 2640 2640 2640 23574

0 0 166.602 91.839 98.127 90.92 90.92 90.92 90.92 90.92 811.168

**R Total** 0 0 6612 4426 3416 2840 2840 2840 2840 2840 28654

0 0 288.847 202.719 129.652 102.26 102.26 102.26 102.26 102.26 1132.518

**Total** 0 0 26953 38344 28149 15159 15168 15168 15168 15168 169277

0 0 1324.95 1568.822 1029.107 510.744 511.311 511.311 511.311 511.311
6478.867

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Page 3 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:13 PM

**MR Total** 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Other R 0.0 0.0 104.9 154.6 147.4 248.8 229.7 260.9 197.3 130.5 1528.650

Travel R 0.0 0.0 103.0 54.0 46.2 37.0 37.0 37.0 37.0 37.0 612.238

**R Total** 0.0 0.0 207.9 208.6 193.6 285.8 266.7 297.9 234.3 167.5
2140.888

**Total** 0.0 0.0 255.4 215.6 193.6 285.8 266.7 297.9 234.3 167.5
2225.240

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1680 1848 1259 818 800 831 767 701 8704

Page 4 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:13 PM

**WBS** 3.2.1 **Description:** TRT-Subsystem

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7375 0 0 7375 0 6479 0 896 96.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 7967 6159 888 888 888 888 888 888 19454

0 0 552.497 438.007 72.727 72.727 72.727 72.727 72.727 72.727 1426.866

Grad Student B/I 0 0 2646 10113 7921 5271 5271 5271 5271 5271 47035

0 0 43.341 165.652 129.746 86.34 86.34 86.34 86.34 86.34 770.439

Post Doc B/I 0 0 3546 9257 8840 4402 4402 4402 4402 4402 43653

0 0 111.698 291.595 278.46 138.663 138.663 138.663 138.663 138.663
1375.068

Sr Research Scientist B/I 0 0 3546 6621 6196 1758 1767 1767 1767 1767
25189

0 0 223.398 383.909 368.172 110.754 111.321 111.321 111.321 111.321
1531.517

**B/I Total** 0 0 17705 33038 24733 12319 12328 12328 12328 12328 137107

0 0 930.934 1329.513 899.455 408.484 409.051 409.051 409.051 409.051
5204.590

Technician MR 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

**MR Total** 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

Computer Professional R 0 0 0 880 556 200 200 200 200 200 2436

0 0 0 49.896 31.525 11.34 11.34 11.34 11.34 11.34 138.121

Electrical Engineer R 0 0 880 880 0 0 0 0 0 0 1760

0 0 60.984 60.984 0 0 0 0 0 0 121.968

Mechanical Engineer R 0 0 884 0 0 0 0 0 0 0 884

0 0 61.261 0 0 0 0 0 0 0 61.261

Technician R 0 0 4848 2666 2860 2640 2640 2640 2640 2640 23574

0 0 166.602 91.839 98.127 90.92 90.92 90.92 90.92 90.92 811.168

**R Total** 0 0 6612 4426 3416 2840 2840 2840 2840 2840 28654

0 0 288.847 202.719 129.652 102.26 102.26 102.26 102.26 102.26 1132.518

**Total** 0 0 26953 38344 28149 15159 15168 15168 15168 15168 169277

0 0 1324.95 1568.822 1029.107 510.744 511.311 511.311 511.311 511.311
6478.867

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Page 5 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:14 PM

**MR Total** 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Other R 0.0 0.0 60.0 70.0 15.0 0.0 0.0 0.0 0.0 0.0 199.550

Travel R 0.0 0.0 103.0 54.0 46.2 37.0 37.0 37.0 37.0 37.0 612.238

**R Total** 0.0 0.0 163.0 124.0 61.2 37.0 37.0 37.0 37.0 37.0 811.788

**Total** 0.0 0.0 210.5 131.0 61.2 37.0 37.0 37.0 37.0 37.0 896.140

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1635 1764 1126 570 570 570 570 570 7375

Page 6 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:14 PM

**WBS** 3.2.1.1 **Description:** TRT Pre-operations

**Institution :** **Contact** Not available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

3692 0 0 3692 0 3247 0 445 40.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 7967 6159 888 0 0 0 0 0 15014

0 0 552.497 438.007 72.727 0 0 0 0 0 1063.231

Grad Student B/I 0 0 2646 5711 2650 0 0 0 0 0 11007

0 0 43.341 93.547 43.406 0 0 0 0 0 180.294

Post Doc B/I 0 0 3546 5742 4438 0 0 0 0 0 13726

0 0 111.698 180.873 139.797 0 0 0 0 0 432.368

Sr Research Scientist B/I 0 0 3546 5742 4438 0 0 0 0 0 13726

0 0 223.398 328.532 257.418 0 0 0 0 0 809.348

**B/I Total** 0 0 17705 24242 13302 0 0 0 0 0 55249

0 0 930.934 1091.309 563.698 0 0 0 0 0 2585.941

Technician MR 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

**MR Total** 0 0 2636 880 0 0 0 0 0 0 3516

0 0 105.169 36.59 0 0 0 0 0 0 141.759

Computer Professional R 0 0 0 880 356 0 0 0 0 0 1236

0 0 0 49.896 20.185 0 0 0 0 0 70.081

Electrical Engineer R 0 0 880 880 0 0 0 0 0 0 1760

0 0 60.984 60.984 0 0 0 0 0 0 121.968

Mechanical Engineer R 0 0 884 0 0 0 0 0 0 0 884

0 0 61.261 0 0 0 0 0 0 0 61.261

Technician R 0 0 4848 2666 220 0 0 0 0 0 7734

0 0 166.602 91.839 7.207 0 0 0 0 0 265.648

**R Total** 0 0 6612 4426 576 0 0 0 0 0 11614

0 0 288.847 202.719 27.392 0 0 0 0 0 518.958

**Total** 0 0 26953 29548 13878 0 0 0 0 0 70379

0 0 1324.95 1330.618 591.09 0 0 0 0 0 3246.658

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Page 7 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:15 PM

**MR Total** 0.0 0.0 47.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 84.352

Other R 0.0 0.0 30.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 85.950

Travel R 0.0 0.0 103.0 54.0 19.2 0.0 0.0 0.0 0.0 0.0 275.158

**R Total** 0.0 0.0 133.0 79.0 19.2 0.0 0.0 0.0 0.0 0.0 361.108

**Total** 0.0 0.0 180.5 86.0 19.2 0.0 0.0 0.0 0.0 0.0 445.460

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1605 1466 622 0 0 0 0 0 3692

Page 8 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:15 PM

**WBS** 3.2.1.1.1 **Description:** Module Check( 7/02-12/04

**Institution :** **Contact** Not available

Check out of modules arriving at CERN

Work done in Bldg 154 CERN.

This work will span the period Oct 02 to December 04

There are a total of 102 modules that must be tested

and cerified as the 96 modules and 6 spares.

The modules arrive at the rate of about 6 modules/month

from Hampton gain testing. The testing must keep up

with this arrival plan. The operations on each module include:

Module checkin and passport update.

Verify wire tensions.

Verfity leak tightness,

verify mechanical dimensions:

wire gain survey.

Begin of long term HV conditioning.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 9 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:15 PM

**WBS** 3.2.1.1.1.1 **Description:** Technical support (Duke)

**Institution :** Duke University **Contact** Not available

Special Technical tech helping with module checkout

0.25 tech in FY03 (ebenstein)

MC 0.75 tech in FY04 (ebenstein)

0.25 tech in FY05(ebenstein)

This Duke person will be spending half of his time

in Bldg 154 doing the module checkout,( ( \~one module/week) and the
other

half assisting with the installation of the modules in the spaceframe.

During the checkout operation in Bldg 154 this specialized

technician will be responsible for

1\) measuring tensions and restringing any problem wires

est- 3 hours/week

2\) assisting in leak test measurements and correcting any problems.

Estimate 3 hours/week

3\) Assisting in preparation of the modules for gain testing- this

includes HV preparation with gas flow and determination of low

current draw

estimate 2 hours/week

4\) Assist in gain scanning

estimate 8 hours/week

5\) restringing or removal of wires with out-of-spec gain

estimate 2 hours/week

6\) Set up of gas and HV for long term HV running, and monitoring
running.

Estimate 2hours/week

For a total of about 20hours/week assisting with each module-

\$30K/year**Details of Estimate:**

\$1.5K for trip( FY03-2 trips

FY04( 2 trips, FY05 2 trips

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 10 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:16 PM

**WBS** 3.2.1.1.1.2 **Description:** equipment

**Institution :** **Contact** Not available

Equipment needs for checkout of

module in BLDG 154 after they

arrive at CERN.

multi channel tension- \$6K**Details of Estimate:**

Gas leak tester- \$7K

HV breakdow test-\$6k

Gas Gain-\$65K

HV training- \$15K

Storage, support-\$22K

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 11 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:16 PM

**WBS** 3.2.1.1.1.2.1 **Description:** gas leak tester

**Institution :** Indiana U. **Contact** Not available

Leak tester supplied by Indiana University.

\$7K for **Details of Estimate:**

total cost of leak tester

and computer interface.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 12 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:16 PM

**WBS** 3.2.1.1.1.2.2 **Description:** multi channel tension

**Institution :** Duke University **Contact** Not available

Tesnsion tester supplied by Duke University

\$6K for 16 ch tension tester**Details of Estimate:**

and computer interfaces.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 13 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:17 PM

**WBS** 3.2.1.1.1.2.3 **Description:** HV breakdown test

**Institution :** Duke University **Contact** Not available

Supplied by Duke University

\$3K for HV supply and cables**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 14 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:17 PM

**WBS** 3.2.1.1.1.2.4 **Description:** gain mapper

**Institution :** Hampton U. **Contact** Not available

This will be built by Hampton

Readout electronics has been

purchased from base fund.

\$65K**Details of Estimate:**

for xray source,

\$12K

position conroller

\$13k

Gas system

\$4K

cabinet

\$11K

slow controls

\$7K

DAQ, mCA

\$18K

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 15 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:17 PM

**WBS** 3.2.1.1.1.2.5 **Description:** HV training supplies, cables

**Institution :** Duke University **Contact** Not available

This is the HV longterm conditioning

that will be necessary to qualify a module

prior to installation.

\$15k for **Details of Estimate:**

8 HV supplies \$8K

and \$7 K for distribution

and cabling for up to 45 modules.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 16 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:17 PM

**WBS** 3.2.1.1.1.2.6 **Description:** storage and support

**Institution :** Indiana U. **Contact** Not available

Storage and support equiment

in Bldg 154

**Details of Estimate:**

storage racks.\$9K

Tools - \$3K

measurement equipment- \$4K

supplies( for entire period)- 6K

total 22K

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 17 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:18 PM

**WBS** 3.2.1.1.1.3 **Description:** other technical support (russian
tech, IU postdoc,

**Institution :** BNL-M&O **Contact** Not available

Technical support in Bldg 154 during period

of FY03 and FY04

This is money for a CERN based technical

level assistant to work with the specailist

on all checkout activities.

Indiana will supply a postdoc (Kayumov)

and a staff scientist (Gagnon) for additional

work in 154.

This technician will be spending half of his time

in Bldg 154 doing the module checkout,( ( \~one module/week) and the
other

half assisting with the installation of the modules in the spaceframe.

During the checkout operation in Bldg 154 this specialized

technician will be responsible for

1\) measuring tensions and restringing any problem wires

est- 6 hours/week

2\) assisting in leak test measurements and correcting any problems.

Estimate 4 hours/week

3\) Assisting in preparation of the modules for gain testing- this

includes HV preparation with gas flow and determination of low

current draw

estimate 4 hours/week

4\) Assist in gain scanning

estimate 16 hours/week

5\) restringing or removal of wires with out-of-spec gain

estimate 2 hours/week

6\) Set up of gas and HV for long term HV running, and monitoring
running.

Estimate 4 hours/week

For a total of about 40hours/week assisting with each module-

IU physicist and postdoc covered**Details of Estimate:**

from base.

Tech is on MC for F04

no travel needed

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 18 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:18 PM

**WBS** 3.2.1.1.4 **Description:** TRT-6 mod-check (2/04- 1/05)

**Institution :** **Contact**

preoperation work on modules in space frame, check cooling attachments,
electronic checks on 3-6 module groups.

Maintain operation of modules once installed

The module installation activity involves the actual mounting of the

TRT barrel modules into the spaceframe in the SR building, and the

initial hookup of services to a six module gas and cooling manifold.

This preparation activity starts in October, 03 and continues until
January 05.

There are 16 six-module sectors. Upon completion of all 16 sectors,

the final gas and cooling manifolds will be attached and connected.

The installation starts November,03

The present estimate is that this operation will require 3 weeks/sector.

The detailed activites have been scheduled by the project engineer, they

include:

install check six modules 1.2 days

Install cooling tubes and CO2 lines, check 1.2 days

Install electronics on front end 3.4 days

Install cooling plates and tubing front end 1.2 days

Install sector manifolds front end 1.2 days

Install electronics on backend 3.4 days

Install cooling plates and tubing back end 1.2 days

Install sector manifolds back end 1.2 days.

Sector cooling hookup 1 day

The installation is only part of the activitity in the SR building.

Following these operations, the additional testing of cooling, active
gas, HV,

Low volgtage, and signal noise for each sector are part of the M&O
operations.

Continual monitoring of installed modules is also covered in the M&O
which span the same period.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

309 0 0 309 0 216 0 93 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 1756 880 0 0 0 0 0 0 2636

0 0 73.014 36.59 0 0 0 0 0 0 109.604

**MR Total** 0 0 1756 880 0 0 0 0 0 0 2636

0 0 73.014 36.59 0 0 0 0 0 0 109.604

Mechanical Engineer R 0 0 444 0 0 0 0 0 0 0 444

0 0 30.769 0 0 0 0 0 0 0 30.769

Technician R 0 0 2208 0 0 0 0 0 0 0 2208

0 0 75.681 0 0 0 0 0 0 0 75.681

**R Total** 0 0 2652 0 0 0 0 0 0 0 2652

0 0 106.45 0 0 0 0 0 0 0 106.450

Page 19 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:18 PM

**Total** 0 0 4408 880 0 0 0 0 0 0 5288

0 0 179.464 36.59 0 0 0 0 0 0 216.054

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 17.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 36.652

**MR Total** 0.0 0.0 17.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 36.652

Travel R 0.0 0.0 37.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 56.630

**R Total** 0.0 0.0 37.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 56.630

**Total** 0.0 0.0 54.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 93.282

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 262 47 0 0 0 0 0 0 309

Page 20 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:19 PM

**WBS** 3.2.1.1.4.1 **Description:** technical support (Kline)

**Institution :** Indiana U. **Contact**

1 technician for 0.75 FTE FY04

( rest of FY04 covered in installation)

1 technicians for 0.25 FTE FY05

(rest of FY05 coverd in 3.2.1.1.5)

This specialized assembly person will spend 75% of his

time in FY04 on the checkout of the installed modules and services.

The remaining 25% is time during the first quarter of Fy04, when he will

be assisting with the initial prepartion of the spaceframe for
installation of

modules

This tech will be working with 1.5 other techs on the process. Many

of the operations will reqire two people, an unknown is the process is

time for problem solving during installation.

The detailed activites have been scheduled by the project engineer, they

include:

install check six modules 1.2 days

Install cooling tubes and CO2 lines, check 1.2 days

Install electronics on front end 3.4 days

Install cooling plates and tubing front end 1.2 days

Install sector manifolds front end 1.2 days

Install electronics on backend 3.4 days

Install cooling plates and tubing back end 1.2 days

Install sector manifolds back end 1.2 days.

Sector cooling hookup 1 day

total 15 days

\$30K/y **Details of Estimate:**

1.5K/trip( 3 in FY04, 2 in FY05)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

31 0 0 31 0 16 0 16 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 440 0 0 0 0 0 0 0 440

0 0 15.523 0 0 0 0 0 0 0 15.523

**R Total** 0 0 440 0 0 0 0 0 0 0 440

0 0 15.523 0 0 0 0 0 0 0 15.523

**Total** 0 0 440 0 0 0 0 0 0 0 440

0 0 15.523 0 0 0 0 0 0 0 15.523

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 10.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.645

Page 21 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:19 PM

**R Total** 0.0 0.0 10.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.645

**Total** 0.0 0.0 10.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 15.645

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 31 0 0 0 0 0 0 0 31

Page 22 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:19 PM

**WBS** 3.2.1.1.4.2 **Description:** other technical support (Russian)

**Institution :** Indiana U. **Contact** Not available

0.5 FTE russian support

( remaining FTE covered by endcaps)

support for module checking

in Bldg 154

Extra CERN based support during the time

that module check out and module installation are taking place
simultaneously.

no extra travel money**Details of Estimate:**

required

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

31 0 0 31 0 31 0 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 888 0 0 0 0 0 0 0 888

0 0 31.329 0 0 0 0 0 0 0 31.329

**R Total** 0 0 888 0 0 0 0 0 0 0 888

0 0 31.329 0 0 0 0 0 0 0 31.329

**Total** 0 0 888 0 0 0 0 0 0 0 888

0 0 31.329 0 0 0 0 0 0 0 31.329

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 31 0 0 0 0 0 0 0 31

Page 23 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:20 PM

**WBS** 3.2.1.1.4.3 **Description:** project engineer(Callahan)

**Institution :** Indiana U. **Contact**

MC 0.4 FTE 04

(remainder as CERN associate )

0.6 FTE 05

(remainder as 1/2 year CERN associate extension + 0.25 on M&O)

Project Engineer to oversee

the module insertion

In Fy04 the first 1/2 year is spent working on the completion of the
space frame and the initial

instalation of the modules into the frame.

The remainder of the time, the Project Engineer will focus on the
checkout of the

modules after installation.

2004 CERN assoc covers**Details of Estimate:**

60%

1/2 year extension in FY05

and remainder on M&O with

travel.

\$10K/y

1.5K/trip ( 3 Fy04, 2 FY05)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

48 0 0 48 0 31 0 17 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Mechanical Engineer R 0 0 444 0 0 0 0 0 0 0 444

0 0 30.769 0 0 0 0 0 0 0 30.769

**R Total** 0 0 444 0 0 0 0 0 0 0 444

0 0 30.769 0 0 0 0 0 0 0 30.769

**Total** 0 0 444 0 0 0 0 0 0 0 444

0 0 30.769 0 0 0 0 0 0 0 30.769

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 11.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.135

**R Total** 0.0 0.0 11.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.135

**Total** 0.0 0.0 11.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.135

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 24 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:20 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 48 0 0 0 0 0 0 0 48

Page 25 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:20 PM

**WBS** 3.2.1.1.4.4 **Description:** electronics technician(B. LeGeyt)

**Institution :** U of Pennsylvania **Contact**

electronic tech FTE 0.5 - FY04

0.25 FTE FY05

for work on module electronic

testing and repair once modules are

installed

This persion will be the primary electronics lead tech for

the items listed at ET

The detailed activites have been scheduled by the project engineer, they

include:

install check six modules 1.2 days

Install cooling tubes and CO2 lines, check 1.2 days

Install electronics on front end 3.4 days EE

Install cooling plates and tubing front end 1.2 days EE

Install sector manifolds front end 1.2 days

Install electronics on backend 3.4 days EE

Install cooling plates and tubing back end 1.2 days EE

Install sector manifolds back end 1.2 days.

Sector cooling hookup 1 day

Faraday sheild connection, testing 4 days EE

The electronic technicai will be 50% on the testing phase and 50% on the

installation of electronics.

\$30K/year**Details of Estimate:**

\$1.5K for trip ( two in FY04,

Two in Fy05)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

53 0 0 53 0 29 0 24 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

Page 26 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:20 PM

**R Total** 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

**Total** 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 53 0 0 0 0 0 0 0 53

Page 27 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:21 PM

**WBS** 3.2.1.1.4.5 **Description:** Electronics tech- Yale

**Institution :** Yale University **Contact** Not available

1 FTE 04, 1 FTE FY05, 0.5 FTE FY06

work with Penn on

certifying the electronics

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

146 0 0 146 0 110 0 37 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician MR 0 0 1756 880 0 0 0 0 0 0 2636

0 0 73.014 36.59 0 0 0 0 0 0 109.604

**MR Total** 0 0 1756 880 0 0 0 0 0 0 2636

0 0 73.014 36.59 0 0 0 0 0 0 109.604

**Total** 0 0 1756 880 0 0 0 0 0 0 2636

0 0 73.014 36.59 0 0 0 0 0 0 109.604

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 17.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 36.652

**MR Total** 0.0 0.0 17.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 36.652

**Total** 0.0 0.0 17.5 7.0 0.0 0.0 0.0 0.0 0.0 0.0 36.652

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 99 47 0 0 0 0 0 0 146

Page 28 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:21 PM

**WBS** 3.2.1.1.4.9 **Description:** HV distribution

**Institution :** Duke University **Contact**

HV distribution for six sector test to verify the operation of each unit
and to maintain

modules in opearation after installation

10 HV supplies and racks- \$27K**Details of Estimate:**

cables \$8K, connectors, and

associated supplies \$5K

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 29 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:21 PM

**WBS** 3.2.1.1.4.10 **Description:** Low Voltage system

**Institution :** U of Pennsylvania **Contact**

Electronics low voltage supplies and daq for initial testing of six
module sector- core

item

Electronics, power supplies and associated equipment -\$15,000**Details
of Estimate:**

Cables, connectors, - \$5,000

DAQ, and computer for sector tests-\$15,000

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 30 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:22 PM

**WBS** 3.2.1.1.4.11 **Description:** system tests

**Institution :** Indiana U. **Contact** Not available

Equipment and supplies

for system tests

supplies for**Details of Estimate:**

system testing \$5000

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 31 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:22 PM

**WBS** 3.2.1.1.5 **Description:** TRT- SCT in SR (1/05 - 9/05)

**Institution :** **Contact**

Services checkout for completed barrel cooling, electronics, HV tests
and surveying

(with final cooling manifolds, electronics.

Front end performance testing including the

time when the SCT is installed and joint testing is being carried out

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1065 0 0 1065 0 868 0 197 10.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 3564 0 0 0 0 0 0 0 3564

0 0 275.108 0 0 0 0 0 0 0 275.108

Grad Student B/I 0 0 2646 0 0 0 0 0 0 0 2646

0 0 43.341 0 0 0 0 0 0 0 43.341

Post Doc B/I 0 0 3546 0 0 0 0 0 0 0 3546

0 0 111.698 0 0 0 0 0 0 0 111.698

Sr Research Scientist B/I 0 0 3546 0 0 0 0 0 0 0 3546

0 0 223.398 0 0 0 0 0 0 0 223.398

**B/I Total** 0 0 13302 0 0 0 0 0 0 0 13302

0 0 653.545 0 0 0 0 0 0 0 653.545

Technician MR 0 0 880 0 0 0 0 0 0 0 880

0 0 32.155 0 0 0 0 0 0 0 32.155

**MR Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 32.155 0 0 0 0 0 0 0 32.155

Electrical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 60.984 0 0 0 0 0 0 0 60.984

Mechanical Engineer R 0 0 440 0 0 0 0 0 0 0 440

0 0 30.492 0 0 0 0 0 0 0 30.492

Technician R 0 0 2640 0 0 0 0 0 0 0 2640

0 0 90.921 0 0 0 0 0 0 0 90.921

**R Total** 0 0 3960 0 0 0 0 0 0 0 3960

0 0 182.397 0 0 0 0 0 0 0 182.397

**Total** 0 0 18142 0 0 0 0 0 0 0 18142

0 0 868.097 0 0 0 0 0 0 0 868.097

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.700

Page 32 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:23 PM

**MR Total** 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.700

Other R 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.200

Travel R 0.0 0.0 66.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 102.140

**R Total** 0.0 0.0 96.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 149.340

**Total** 0.0 0.0 126.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 197.040

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 1065 0 0 0 0 0 0 0 1065

Page 33 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:23 PM

**WBS** 3.2.1.1.5.1 **Description:** technical support-Fowler

**Institution :** Duke University **Contact**

fowler-Duke

Assisting with the SCT-TRTbarrel test

program

Includes:

Final hook of complete faraday sheild

Large scale noise studies

with end cap

with SCT

X-ray alignment studies

\$30K/year**Details of Estimate:**

\$1.5K for trip( three trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

324 0 0 324 0 276 0 48 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1788 0 0 0 0 0 0 0 1788

0 0 146.437 0 0 0 0 0 0 0 146.437

Grad Student B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 14.398 0 0 0 0 0 0 0 14.398

Post Doc B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 27.688 0 0 0 0 0 0 0 27.688

Sr Research Scientist B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 55.377 0 0 0 0 0 0 0 55.377

**B/I Total** 0 0 4425 0 0 0 0 0 0 0 4425

0 0 243.9 0 0 0 0 0 0 0 243.900

Technician MR 0 0 880 0 0 0 0 0 0 0 880

0 0 32.155 0 0 0 0 0 0 0 32.155

**MR Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 32.155 0 0 0 0 0 0 0 32.155

**Total** 0 0 5305 0 0 0 0 0 0 0 5305

0 0 276.055 0 0 0 0 0 0 0 276.055

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel MR 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.700

**MR Total** 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.700

Page 34 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:23 PM

**Total** 0.0 0.0 30.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 47.700

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 324 0 0 0 0 0 0 0 324

Page 35 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:23 PM

**WBS** 3.2.1.1.5.2 **Description:** Project Engineer(Callahan)

**Institution :** Indiana U. **Contact**

Project engineer0 0.25 FTE

support of the final testing of the barrel

and the SCT

Includes:

Final hook of complete faraday sheild

Large scale noise studies

with end cap

with SCT

X-ray alignment studies

0.5 CERN associate**Details of Estimate:**

\$10K/y travel

\$1.5K trip (three trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

146 0 0 146 0 128 0 18 1.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 14.398 0 0 0 0 0 0 0 14.398

Post Doc B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 27.688 0 0 0 0 0 0 0 27.688

Sr Research Scientist B/I 0 0 879 0 0 0 0 0 0 0 879

0 0 55.377 0 0 0 0 0 0 0 55.377

**B/I Total** 0 0 2637 0 0 0 0 0 0 0 2637

0 0 97.463 0 0 0 0 0 0 0 97.463

Mechanical Engineer R 0 0 440 0 0 0 0 0 0 0 440

0 0 30.492 0 0 0 0 0 0 0 30.492

**R Total** 0 0 440 0 0 0 0 0 0 0 440

0 0 30.492 0 0 0 0 0 0 0 30.492

**Total** 0 0 3077 0 0 0 0 0 0 0 3077

0 0 127.955 0 0 0 0 0 0 0 127.955

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.880

**R Total** 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.880

**Total** 0.0 0.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 17.880

Page 36 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:24 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 146 0 0 0 0 0 0 0 146

Page 37 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:24 PM

**WBS** 3.2.1.1.5.3 **Description:** Technical support (Kline)

**Institution :** Indiana U. **Contact** Not available

0.50 FTE for

assistance in the final testing of

the Barrel and SCT

Includes:

Final hook of complete faraday sheild

Large scale noise studies

with end cap

with SCT

X-ray alignment studies

\$30K/year**Details of Estimate:**

\$1.5K for trip ( three trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

311 0 0 311 0 287 0 24 3.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 888 0 0 0 0 0 0 0 888

0 0 72.727 0 0 0 0 0 0 0 72.727

Grad Student B/I 0 0 888 0 0 0 0 0 0 0 888

0 0 14.545 0 0 0 0 0 0 0 14.545

Post Doc B/I 0 0 1788 0 0 0 0 0 0 0 1788

0 0 56.322 0 0 0 0 0 0 0 56.322

Sr Research Scientist B/I 0 0 1788 0 0 0 0 0 0 0 1788

0 0 112.644 0 0 0 0 0 0 0 112.644

**B/I Total** 0 0 5352 0 0 0 0 0 0 0 5352

0 0 256.238 0 0 0 0 0 0 0 256.238

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 31.046 0 0 0 0 0 0 0 31.046

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 31.046 0 0 0 0 0 0 0 31.046

**Total** 0 0 6232 0 0 0 0 0 0 0 6232

0 0 287.284 0 0 0 0 0 0 0 287.284

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.840

Page 38 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:24 PM

**R Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.840

**Total** 0.0 0.0 16.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 23.840

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 311 0 0 0 0 0 0 0 311

Page 39 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:24 PM

**WBS** 3.2.1.1.5.4 **Description:** Electrical Engineer(VanBerg)

**Institution :** U of Pennsylvania **Contact**

Electrical engineer 0.5 FTE(Van berg?)

For work on total system testing of

installed modules- HV, LV and DAQ

emphasis will be on

Final hook of complete faraday sheild

Large scale noise studies

with end cap

with SCT

Operation of electronics in several sectors

for

X-ray alignment studies

\$30K/year**Details of Estimate:**

\$1.5K for trip ( two trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

146 0 0 146 0 117 0 29 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 888 0 0 0 0 0 0 0 888

0 0 55.944 0 0 0 0 0 0 0 55.944

**B/I Total** 0 0 888 0 0 0 0 0 0 0 888

0 0 55.944 0 0 0 0 0 0 0 55.944

Electrical Engineer R 0 0 880 0 0 0 0 0 0 0 880

0 0 60.984 0 0 0 0 0 0 0 60.984

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 60.984 0 0 0 0 0 0 0 60.984

**Total** 0 0 1768 0 0 0 0 0 0 0 1768

0 0 116.928 0 0 0 0 0 0 0 116.928

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

**R Total** 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

**Total** 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

Page 40 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:25 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 146 0 0 0 0 0 0 0 146

Page 41 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:25 PM

**WBS** 3.2.1.1.5.5 **Description:** system electronics tests

**Institution :** Indiana U. **Contact**

equipment and support

for multimodujle system tests

supply support **Details of Estimate:**

for tests \$5000

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7 0 0 7 0 0 0 7 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.450

**R Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.450

**Total** 0.0 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 7.450

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 7 0 0 0 0 0 0 0 7

Page 42 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:25 PM

**WBS** 3.2.1.1.5.6 **Description:** testing equipment

**Institution :** U of Pennsylvania **Contact**

Testing equipment for completed

module system

medium high end oscilloscope- \$11K**Details of Estimate:**

1 analog pulser \$9K

1 SMT solder/rework station 1k

1 mantis magnifier 1.5K

additional supplies for E. Tech. 2.5k

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

40 0 0 40 0 0 0 40 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 39.750

**R Total** 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 39.750

**Total** 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 39.750

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 40 0 0 0 0 0 0 0 40

Page 43 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:26 PM

**WBS** 3.2.1.1.5.7 **Description:** electronics tech(B. LeGeyt)

**Institution :** U of Pennsylvania **Contact** Not available

0.50 FTE electronics tech FY05

Electronics emphasis will be on

Final hook of complete faraday sheild

Large scale noise studies

with end cap

with SCT

Operating and maintaining the electronics

X-ray alignment studies

\$30K/year**Details of Estimate:**

\$1.5K for trip (three trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

61 0 0 61 0 29 0 32 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 28.829 0 0 0 0 0 0 0 28.829

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 31.800

**R Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 31.800

**Total** 0.0 0.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 31.800

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 61 0 0 0 0 0 0 0 61

Page 44 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:26 PM

**WBS** 3.2.1.1.5.8 **Description:** Technical support (Russian)

**Institution :** Indiana U. **Contact** Not available

assistance with barrel-sct integration and

assembly of barrel in detector

\$30000/YEAR **Details of Estimate:**

2 trips \$1500/trip

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

31 0 0 31 0 31 0 0 0.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 880 0 0 0 0 0 0 0 880

0 0 31.046 0 0 0 0 0 0 0 31.046

**R Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 31.046 0 0 0 0 0 0 0 31.046

**Total** 0 0 880 0 0 0 0 0 0 0 880

0 0 31.046 0 0 0 0 0 0 0 31.046

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 31 0 0 0 0 0 0 0 31

Page 45 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:27 PM

**WBS** 3.2.1.1.8 **Description:** ID Integration( 10/05-4/07)

**Institution :** **Contact** Ogren

verify operation of during the trasfer

to the detector, checkout in magnet,

cable, cooling, LV, HV hook up in magnet,

system checkout, system tests, survey

monitor operations until run time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2318 0 0 2318 0 2163 0 155 26.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 4403 6159 888 0 0 0 0 0 11450

0 0 277.389 438.007 72.727 0 0 0 0 0 788.123

Grad Student B/I 0 0 0 5711 2650 0 0 0 0 0 8361

0 0 0 93.547 43.406 0 0 0 0 0 136.953

Post Doc B/I 0 0 0 5742 4438 0 0 0 0 0 10180

0 0 0 180.873 139.797 0 0 0 0 0 320.670

Sr Research Scientist B/I 0 0 0 5742 4438 0 0 0 0 0 10180

0 0 0 328.532 257.418 0 0 0 0 0 585.950

**B/I Total** 0 0 4403 24242 13302 0 0 0 0 0 41947

0 0 277.389 1091.309 563.698 0 0 0 0 0 1932.396

Computer Professional R 0 0 0 880 356 0 0 0 0 0 1236

0 0 0 49.896 20.185 0 0 0 0 0 70.081

Electrical Engineer R 0 0 0 880 0 0 0 0 0 0 880

0 0 0 60.984 0 0 0 0 0 0 60.984

Technician R 0 0 0 2666 220 0 0 0 0 0 2886

0 0 0 91.839 7.207 0 0 0 0 0 99.046

**R Total** 0 0 0 4426 576 0 0 0 0 0 5002

0 0 0 202.719 27.392 0 0 0 0 0 230.111

**Total** 0 0 4403 28668 13878 0 0 0 0 0 46949

0 0 277.389 1294.028 591.09 0 0 0 0 0 2162.507

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 25.0 0.0 0.0 0.0 0.0 0.0 0.0 38.750

Travel R 0.0 0.0 0.0 54.0 19.2 0.0 0.0 0.0 0.0 0.0 116.388

**R Total** 0.0 0.0 0.0 79.0 19.2 0.0 0.0 0.0 0.0 0.0 155.138

Page 46 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:27 PM

**Total** 0.0 0.0 0.0 79.0 19.2 0.0 0.0 0.0 0.0 0.0 155.138

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 277 1419 622 0 0 0 0 0 2318

Page 47 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:27 PM

**WBS** 3.2.1.1.8.1 **Description:** Technical support (Duke)

**Institution :** Duke University **Contact** Ogren

\$30K/year**Details of Estimate:**

\$1.5K for trip (two trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

389 0 0 389 0 389 0 0 4.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 1757 0 0 0 0 0 0 1757

0 0 0 143.898 0 0 0 0 0 0 143.898

Grad Student B/I 0 0 0 1318 890 0 0 0 0 0 2208

0 0 0 21.589 14.578 0 0 0 0 0 36.167

Post Doc B/I 0 0 0 1318 890 0 0 0 0 0 2208

0 0 0 41.517 28.035 0 0 0 0 0 69.552

Sr Research Scientist B/I 0 0 0 1318 890 0 0 0 0 0 2208

0 0 0 83.034 56.07 0 0 0 0 0 139.104

**B/I Total** 0 0 0 5711 2670 0 0 0 0 0 8381

0 0 0 290.038 98.683 0 0 0 0 0 388.721

**Total** 0 0 0 5711 2670 0 0 0 0 0 8381

0 0 0 290.038 98.683 0 0 0 0 0 388.721

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 290 99 0 0 0 0 0 389

Page 48 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:28 PM

**WBS** 3.2.1.1.8.2 **Description:** Computer professional

**Institution :** U of Pennsylvania **Contact** Ogren

0.5 FTE computer professional 06 and 07

verify operation of during the trasfer

to the detector, of elctronics once installed.

system checkout, system tests,

monitor operations until run time.

\$30K/year**Details of Estimate:**

\$1.5K for trip (two trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

548 0 0 548 0 507 0 40 6.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1757 1757 0 0 0 0 0 0 3514

0 0 110.691 110.691 0 0 0 0 0 0 221.382

Grad Student B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 21.589 14.414 0 0 0 0 0 36.003

Post Doc B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 41.517 27.72 0 0 0 0 0 69.237

Sr Research Scientist B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 66.427 44.352 0 0 0 0 0 110.779

**B/I Total** 0 0 1757 5711 2640 0 0 0 0 0 10108

0 0 110.691 240.224 86.486 0 0 0 0 0 437.401

Computer Professional R 0 0 0 880 356 0 0 0 0 0 1236

0 0 0 49.896 20.185 0 0 0 0 0 70.081

**R Total** 0 0 0 880 356 0 0 0 0 0 1236

0 0 0 49.896 20.185 0 0 0 0 0 70.081

**Total** 0 0 1757 6591 2996 0 0 0 0 0 11344

0 0 110.691 290.12 106.671 0 0 0 0 0 507.482

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 18.0 7.2 0.0 0.0 0.0 0.0 0.0 40.068

**R Total** 0.0 0.0 0.0 18.0 7.2 0.0 0.0 0.0 0.0 0.0 40.068

**Total** 0.0 0.0 0.0 18.0 7.2 0.0 0.0 0.0 0.0 0.0 40.068

Page 49 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:28 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 111 319 118 0 0 0 0 0 548

Page 50 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:28 PM

**WBS** 3.2.1.1.8.3 **Description:** electronics tech(B.LeGeyt)

**Institution :** U of Pennsylvania **Contact** Ogren

1 FTE electronics technician FY06

0.25 FTE electronics tech FY07

verify operation of electronics after the trasfer

to the detector

cable, cooling, LV, HV hook up in magnet,

system checkout, system tests,

monitor operations until run time.

\$30K/year**Details of Estimate:**

\$1.5K for trip ( two trips FY06,

Three trips FY07

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

521 0 0 521 0 473 0 48 6.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 1757 1757 0 0 0 0 0 0 3514

0 0 110.691 110.691 0 0 0 0 0 0 221.382

Grad Student B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 21.589 14.414 0 0 0 0 0 36.003

Post Doc B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 41.517 27.72 0 0 0 0 0 69.237

Sr Research Scientist B/I 0 0 0 1318 880 0 0 0 0 0 2198

0 0 0 66.427 44.352 0 0 0 0 0 110.779

**B/I Total** 0 0 1757 5711 2640 0 0 0 0 0 10108

0 0 110.691 240.224 86.486 0 0 0 0 0 437.401

Technician R 0 0 0 880 220 0 0 0 0 0 1100

0 0 0 28.829 7.207 0 0 0 0 0 36.036

**R Total** 0 0 0 880 220 0 0 0 0 0 1100

0 0 0 28.829 7.207 0 0 0 0 0 36.036

**Total** 0 0 1757 6591 2860 0 0 0 0 0 11208

0 0 110.691 269.053 93.693 0 0 0 0 0 473.437

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 18.0 12.0 0.0 0.0 0.0 0.0 0.0 47.700

**R Total** 0.0 0.0 0.0 18.0 12.0 0.0 0.0 0.0 0.0 0.0 47.700

**Total** 0.0 0.0 0.0 18.0 12.0 0.0 0.0 0.0 0.0 0.0 47.700

Page 51 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:29 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 111 298 113 0 0 0 0 0 521

Page 52 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:29 PM

**WBS** 3.2.1.1.8.4 **Description:** electrical Engineer(VanBerg)

**Institution :** U of Pennsylvania **Contact** Ogren

0.5 Electrical Engineer- FY06

Organize and set up operations to verify electronics after the trasfer

to the detector, such as cable hookup and testing, cooling,

hook up and checkout of LV, HV hook up in magnet,

system checkout, system tests

monitor operations until run time.

\$30K/year**Details of Estimate:**

\$1.5K for trip ( two trips)

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

275 0 0 275 0 246 0 29 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 50.35 50.35 0 0 0 0 0 100.700

Faculty B/I 0 0 889 0 0 0 0 0 0 0 889

0 0 56.007 0 0 0 0 0 0 0 56.007

Grad Student B/I 0 0 0 1757 0 0 0 0 0 0 1757

0 0 0 28.78 0 0 0 0 0 0 28.780

**B/I Total** 0 0 889 2645 888 0 0 0 0 0 4422

0 0 56.007 79.13 50.35 0 0 0 0 0 185.487

Electrical Engineer R 0 0 0 880 0 0 0 0 0 0 880

0 0 0 60.984 0 0 0 0 0 0 60.984

**R Total** 0 0 0 880 0 0 0 0 0 0 880

0 0 0 60.984 0 0 0 0 0 0 60.984

**Total** 0 0 889 3525 888 0 0 0 0 0 5302

0 0 56.007 140.114 50.35 0 0 0 0 0 246.471

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

**R Total** 0.0 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

**Total** 0.0 0.0 0.0 18.0 0.0 0.0 0.0 0.0 0.0 0.0 28.620

Page 53 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:29 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 56 169 50 0 0 0 0 0 275

Page 54 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:29 PM

**WBS** 3.2.1.1.8.5 **Description:** testing equipment

**Institution :** U of Pennsylvania **Contact** Ogren

Testing equipment

for checkout of ID

9U VME Crate \$7500**Details of Estimate:**

2 Single board interface boards \$6k

2 Monitor workstaions and Software \$3000

2 cosmic ray trigger boards \$4000

HV distributor \$3.5K

supplies for E tech \$1K

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

24 0 0 24 0 0 0 24 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

**R Total** 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

**Total** 0.0 0.0 0.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 23.850

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 24 0 0 0 0 0 0 24

Page 55 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:30 PM

**WBS** 3.2.1.1.8.6 **Description:** system tests

**Institution :** Indiana U. **Contact** Ogren

Support for system tests

support and supplies for**Details of Estimate:**

tests \$10000

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15 0 0 15 0 0 0 15 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 14.900

**R Total** 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 14.900

**Total** 0.0 0.0 0.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 14.900

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 15 0 0 0 0 0 0 15

Page 56 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:30 PM

**WBS** 3.2.1.1.8.7 **Description:** technical support (Russian)

**Institution :** Indiana U. **Contact** Ogren

1.0 FTE 2006

verify operation of during the trasfer

to the detector, checkout in magnet,

cable, cooling, LV, HV hook up in magnet,

system checkout, system tests, survey

monitor operations until run time.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

546 0 0 546 0 546 0 0 6.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 888 888 0 0 0 0 0 1776

0 0 0 72.727 72.727 0 0 0 0 0 145.454

Post Doc B/I 0 0 0 1788 1788 0 0 0 0 0 3576

0 0 0 56.322 56.322 0 0 0 0 0 112.644

Sr Research Scientist B/I 0 0 0 1788 1788 0 0 0 0 0 3576

0 0 0 112.644 112.644 0 0 0 0 0 225.288

**B/I Total** 0 0 0 4464 4464 0 0 0 0 0 8928

0 0 0 241.693 241.693 0 0 0 0 0 483.386

Technician R 0 0 0 1786 0 0 0 0 0 0 1786

0 0 0 63.01 0 0 0 0 0 0 63.010

**R Total** 0 0 0 1786 0 0 0 0 0 0 1786

0 0 0 63.01 0 0 0 0 0 0 63.010

**Total** 0 0 0 6250 4464 0 0 0 0 0 10714

0 0 0 304.703 241.693 0 0 0 0 0 546.396

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 305 242 0 0 0 0 0 546

Page 57 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:31 PM

**WBS** 3.2.1.2 **Description:** Operations

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2201 0 0 2201 0 2058 0 143 42.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 0 4402 5271 5271 5271 5271 5271 5271 36028

0 0 0 72.105 86.34 86.34 86.34 86.34 86.34 86.34 590.145

Post Doc B/I 0 0 0 3515 3514 3514 3514 3514 3514 3514 24599

0 0 0 110.722 110.691 110.691 110.691 110.691 110.691 110.691 774.868

Sr Research Scientist B/I 0 0 0 879 870 870 879 879 879 879 6135

0 0 0 55.377 54.81 54.81 55.377 55.377 55.377 55.377 386.505

**B/I Total** 0 0 0 8796 9655 9655 9664 9664 9664 9664 66762

0 0 0 238.204 251.841 251.841 252.408 252.408 252.408 252.408 1751.518

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

Technician R 0 0 0 0 1320 1320 1320 1320 1320 1320 7920

0 0 0 0 45.46 45.46 45.46 45.46 45.46 45.46 272.760

**R Total** 0 0 0 0 1420 1420 1420 1420 1420 1420 8520

0 0 0 0 51.13 51.13 51.13 51.13 51.13 51.13 306.780

**Total** 0 0 0 8796 11075 11075 11084 11084 11084 11084 75282

0 0 0 238.204 302.971 302.971 303.538 303.538 303.538 303.538 2058.298

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**R Total** 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**Total** 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 238 327 327 327 327 327 327 2201

Page 58 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:31 PM

**WBS** 3.2.1.2.1 **Description:** Runtime activities

**Institution :** **Contact**

M&O Activities during data taking

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2201 0 0 2201 0 2058 0 143 42.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 0 4402 5271 5271 5271 5271 5271 5271 36028

0 0 0 72.105 86.34 86.34 86.34 86.34 86.34 86.34 590.145

Post Doc B/I 0 0 0 3515 3514 3514 3514 3514 3514 3514 24599

0 0 0 110.722 110.691 110.691 110.691 110.691 110.691 110.691 774.868

Sr Research Scientist B/I 0 0 0 879 870 870 879 879 879 879 6135

0 0 0 55.377 54.81 54.81 55.377 55.377 55.377 55.377 386.505

**B/I Total** 0 0 0 8796 9655 9655 9664 9664 9664 9664 66762

0 0 0 238.204 251.841 251.841 252.408 252.408 252.408 252.408 1751.518

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

Technician R 0 0 0 0 1320 1320 1320 1320 1320 1320 7920

0 0 0 0 45.46 45.46 45.46 45.46 45.46 45.46 272.760

**R Total** 0 0 0 0 1420 1420 1420 1420 1420 1420 8520

0 0 0 0 51.13 51.13 51.13 51.13 51.13 51.13 306.780

**Total** 0 0 0 8796 11075 11075 11084 11084 11084 11084 75282

0 0 0 238.204 302.971 302.971 303.538 303.538 303.538 303.538 2058.298

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**R Total** 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**Total** 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0 143.100

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 238 327 327 327 327 327 327 2201

Page 59 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:32 PM

**WBS** 3.2.1.2.1.1 **Description:** technical support (Russian)

**Institution :** Indiana U. **Contact**

0.50 technician FY07-FY12

This would be a fraction of a TRT russian technician to

be responsible for the maintensce of the TRT system during

runtime periods. This woulc include maintenance

of the acvtive gas system and recirculator, the

CO2 flushing gas system, and flourinert cooling

system.

The other half of his time is scheduled under shutdown maintenance

no extra travel**Details of Estimate:**

Russian at CERN

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

954 0 0 954 0 954 0 0 16.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 0 888 1757 1757 1757 1757 1757 1757 11430

0 0 0 14.545 28.78 28.78 28.78 28.78 28.78 28.78 187.225

Post Doc B/I 0 0 0 879 878 878 878 878 878 878 6147

0 0 0 27.688 27.657 27.657 27.657 27.657 27.657 27.657 193.630

Sr Research Scientist B/I 0 0 0 879 870 870 879 879 879 879 6135

0 0 0 55.377 54.81 54.81 55.377 55.377 55.377 55.377 386.505

**B/I Total** 0 0 0 2646 3505 3505 3514 3514 3514 3514 23712

0 0 0 97.61 111.247 111.247 111.814 111.814 111.814 111.814 767.360

Technician R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 31.046 31.046 31.046 31.046 31.046 31.046 186.276

**R Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 31.046 31.046 31.046 31.046 31.046 31.046 186.276

**Total** 0 0 0 2646 4385 4385 4394 4394 4394 4394 28992

0 0 0 97.61 142.293 142.293 142.86 142.86 142.86 142.86 953.636

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 98 142 142 143 143 143 143 954

Page 60 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:32 PM

**WBS** 3.2.1.2.1.3 **Description:** computer professional

**Institution :** U of Pennsylvania **Contact**

Computer professional to work on DAQ

and Readout interfacing.

a graduate student and

0.5 FTE post doctoral physicist

( from the base program) will also

work on bringing up the

DAQ system and maintaniing it.

\$60K/year**Details of Estimate:**

\$1.5K for trip

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

477 0 0 477 0 429 0 48 10.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 0 1757 1757 1757 1757 1757 1757 1757 12299

0 0 0 28.78 28.78 28.78 28.78 28.78 28.78 28.78 201.460

Post Doc B/I 0 0 0 879 879 879 879 879 879 879 6153

0 0 0 27.688 27.688 27.688 27.688 27.688 27.688 27.688 193.816

**B/I Total** 0 0 0 2636 2636 2636 2636 2636 2636 2636 18452

0 0 0 56.468 56.468 56.468 56.468 56.468 56.468 56.468 395.276

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

**R Total** 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

**Total** 0 0 0 2636 2736 2736 2736 2736 2736 2736 19052

0 0 0 56.468 62.138 62.138 62.138 62.138 62.138 62.138 429.296

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0 5.0 47.700

**R Total** 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0 5.0 47.700

**Total** 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 5.0 5.0 47.700

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 61 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:33 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 56 70 70 70 70 70 70 477

Page 62 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:33 PM

**WBS** 3.2.1.2.1.4 **Description:** electronics technician

**Institution :** U of Pennsylvania **Contact**

0.25 FTE electronics technician

The work is focused on the electronics

system such as HV supplies, Low voltage supplies

for the front end cards, and assisting the TRT

engineers on the total DAQ system maintenance.

It is anticipated that this will be a partime position with

special responsibilites for the Barrel TRT during shutdowns.

The remainder of the technicans time when not on the

TRT would be covered by the base program either on TRT or

other programs at the university.

\$60K/year**Details of Estimate:**

\$2K for trip-5trips

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

771 0 0 771 0 675 0 95 15.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Grad Student B/I 0 0 0 1757 1757 1757 1757 1757 1757 1757 12299

0 0 0 28.78 28.78 28.78 28.78 28.78 28.78 28.78 201.460

Post Doc B/I 0 0 0 1757 1757 1757 1757 1757 1757 1757 12299

0 0 0 55.346 55.346 55.346 55.346 55.346 55.346 55.346 387.422

**B/I Total** 0 0 0 3514 3514 3514 3514 3514 3514 3514 24598

0 0 0 84.126 84.126 84.126 84.126 84.126 84.126 84.126 588.882

Technician R 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 14.414 14.414 14.414 14.414 14.414 14.414 86.484

**R Total** 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 14.414 14.414 14.414 14.414 14.414 14.414 86.484

**Total** 0 0 0 3514 3954 3954 3954 3954 3954 3954 27238

0 0 0 84.126 98.54 98.54 98.54 98.54 98.54 98.54 675.366

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 95.400

**R Total** 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 95.400

**Total** 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0 95.400

Page 63 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:33 PM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 84 114 114 114 114 114 114 771

Page 64 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:34 PM

**WBS** 3.2.1.2.1.6 **Description:** Testing equipment

**Institution :** Indiana U. **Contact**

previously available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 65 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:34 PM

**WBS** 3.2.1.3 **Description:** TRT Maintenance

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1481 0 0 1481 0 1174 0 308 13.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 888 888 888 888 888 4440

0 0 0 0 0 72.727 72.727 72.727 72.727 72.727 363.635

Post Doc B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 27.972 27.972 27.972 27.972 27.972 27.972 167.832

Sr Research Scientist B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 55.944 55.944 55.944 55.944 55.944 55.944 335.664

**B/I Total** 0 0 0 0 1776 2664 2664 2664 2664 2664 15096

0 0 0 0 83.916 156.643 156.643 156.643 156.643 156.643 867.131

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

Technician R 0 0 0 0 1320 1320 1320 1320 1320 1320 7920

0 0 0 0 45.46 45.46 45.46 45.46 45.46 45.46 272.760

**R Total** 0 0 0 0 1420 1420 1420 1420 1420 1420 8520

0 0 0 0 51.13 51.13 51.13 51.13 51.13 51.13 306.780

**Total** 0 0 0 0 3196 4084 4084 4084 4084 4084 23616

0 0 0 0 135.046 207.773 207.773 207.773 207.773 207.773 1173.911

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 30.0 45.0 15.0 0.0 0.0 0.0 0.0 0.0 113.600

Travel R 0.0 0.0 0.0 0.0 12.0 22.0 22.0 22.0 22.0 22.0 193.980

**R Total** 0.0 0.0 30.0 45.0 27.0 22.0 22.0 22.0 22.0 22.0 307.580

**Total** 0.0 0.0 30.0 45.0 27.0 22.0 22.0 22.0 22.0 22.0 307.580

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 30 60 178 243 243 243 243 243 1481

Page 66 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:34 PM

**WBS** 3.2.1.3.1 **Description:** Shutdown maintenance activities

**Institution :** **Contact**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1431 0 0 1431 0 1174 0 258 13.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 888 888 888 888 888 4440

0 0 0 0 0 72.727 72.727 72.727 72.727 72.727 363.635

Post Doc B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 27.972 27.972 27.972 27.972 27.972 27.972 167.832

Sr Research Scientist B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 55.944 55.944 55.944 55.944 55.944 55.944 335.664

**B/I Total** 0 0 0 0 1776 2664 2664 2664 2664 2664 15096

0 0 0 0 83.916 156.643 156.643 156.643 156.643 156.643 867.131

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

Technician R 0 0 0 0 1320 1320 1320 1320 1320 1320 7920

0 0 0 0 45.46 45.46 45.46 45.46 45.46 45.46 272.760

**R Total** 0 0 0 0 1420 1420 1420 1420 1420 1420 8520

0 0 0 0 51.13 51.13 51.13 51.13 51.13 51.13 306.780

**Total** 0 0 0 0 3196 4084 4084 4084 4084 4084 23616

0 0 0 0 135.046 207.773 207.773 207.773 207.773 207.773 1173.911

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 25.0 15.0 0.0 0.0 0.0 0.0 0.0 63.600

Travel R 0.0 0.0 0.0 0.0 12.0 22.0 22.0 22.0 22.0 22.0 193.980

**R Total** 0.0 0.0 0.0 25.0 27.0 22.0 22.0 22.0 22.0 22.0 257.580

**Total** 0.0 0.0 0.0 25.0 27.0 22.0 22.0 22.0 22.0 22.0 257.580

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 40 178 243 243 243 243 243 1431

Page 67 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:35 PM

**WBS** 3.2.1.3.1.1 **Description:** technical support (Russian)

**Institution :** Indiana U. **Contact**

This will be the TRT Barrel

0.5 FTE fraction of a russian technician assigned to the TRT system,

but during shutdowns, would cover the

short time stay of a more expert person from

one of the universities.

Russian at CERN**Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1053 0 0 1053 0 1053 0 0 11.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Faculty B/I 0 0 0 0 0 888 888 888 888 888 4440

0 0 0 0 0 72.727 72.727 72.727 72.727 72.727 363.635

Post Doc B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 27.972 27.972 27.972 27.972 27.972 27.972 167.832

Sr Research Scientist B/I 0 0 0 0 888 888 888 888 888 888 5328

0 0 0 0 55.944 55.944 55.944 55.944 55.944 55.944 335.664

**B/I Total** 0 0 0 0 1776 2664 2664 2664 2664 2664 15096

0 0 0 0 83.916 156.643 156.643 156.643 156.643 156.643 867.131

Technician R 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 31.046 31.046 31.046 31.046 31.046 31.046 186.276

**R Total** 0 0 0 0 880 880 880 880 880 880 5280

0 0 0 0 31.046 31.046 31.046 31.046 31.046 31.046 186.276

**Total** 0 0 0 0 2656 3544 3544 3544 3544 3544 20376

0 0 0 0 114.962 187.689 187.689 187.689 187.689 187.689 1053.407

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 115 188 188 188 188 188 1053

Page 68 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:35 PM

**WBS** 3.2.1.3.1.3 **Description:** Computer Professional

**Institution :** U of Pennsylvania **Contact**

0.25 computer professional each year

(assigned for running, also)

This person would be assigned for a total of

1/2 time on the TRT, and would be covered by the

university base program on this program or another reseach

program for the remainder of the time.

This computer professional will foucus on maintaining the

DAQ system for the TRT barrel during shutdown.

Work will include testing modifying data aquisistion units

such as the RODs as welll as the DTMROC interfaces.

In addition to the DAQ this person will maintain the

low controls system and keep it up-to-date.

\$60K/year**Details of Estimate:**

\$5K for trip 5 trips

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

114 0 0 114 0 34 0 80 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Computer Professional R 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

**R Total** 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

**Total** 0 0 0 0 100 100 100 100 100 100 600

0 0 0 0 5.67 5.67 5.67 5.67 5.67 5.67 34.020

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 79.500

**R Total** 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 79.500

**Total** 0.0 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 79.500

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 69 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:36 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 6 22 22 22 22 22 114

Page 70 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:36 PM

**WBS** 3.2.1.3.1.4 **Description:** electronics technician

**Institution :** U of Pennsylvania **Contact**

Electronics technician 0.25 for FY07-FY12

(also assigned to work during run-time)

The TRT Barrel work directly is focused on the electronics

system such as HV supplies, Low voltage supplies

for the front end cards, and working with the TRT

engineers on the total DAQ system maintenance.

It is anticipated that this will be a partime position with

special responsibilites for the Barrel TRT during shutdowns.

The remainder of the technican\'s time when not on the

TRT would be covered by the base program either on TRT or

other programs at the university.

\$30K/year**Details of Estimate:**

\$1.5K for trip

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

201 0 0 201 0 86 0 114 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12** **Total**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**

**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

**SUMMARY:**

Technician R 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 14.414 14.414 14.414 14.414 14.414 14.414 86.484

**R Total** 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 14.414 14.414 14.414 14.414 14.414 14.414 86.484

**Total** 0 0 0 0 440 440 440 440 440 440 2640

0 0 0 0 14.414 14.414 14.414 14.414 14.414 14.414 86.484

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Travel R 0.0 0.0 0.0 0.0 12.0 12.0 12.0 12.0 12.0 12.0 114.480

**R Total** 0.0 0.0 0.0 0.0 12.0 12.0 12.0 12.0 12.0 12.0 114.480

**Total** 0.0 0.0 0.0 0.0 12.0 12.0 12.0 12.0 12.0 12.0 114.480

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 71 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:36 PM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 33 33 33 33 33 33 201

Page 72 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:36 PM

**WBS** 3.2.1.3.1.6 **Description:** Testing equipment

**Institution :** Duke University **Contact**

Test equipment for monitoring TRT

1 monitoring computer, electrical test tools- \$4k**Details of
Estimate:**

and supplies for the mechanical and electrical technicians. \$6,000 per
year

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 0 0 0 32 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0 0.0 31.800

**R Total** 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0 0.0 31.800

**Total** 0.0 0.0 0.0 10.0 10.0 0.0 0.0 0.0 0.0 0.0 31.800

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 16 16 0 0 0 0 0 32

Page 73 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:37 PM

**WBS** 3.2.1.3.1.7 **Description:** Maintenance equipment

**Institution :** U of Pennsylvania **Contact**

Equipment items needed for

maintenance

US contribution equiment**Details of Estimate:**

One additional oscilloscope \$15000 FY06

One new data logic tester

\$5000 FY07

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

32 0 0 32 0 0 0 32 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 15.0 5.0 0.0 0.0 0.0 0.0 0.0 31.800

**R Total** 0.0 0.0 0.0 15.0 5.0 0.0 0.0 0.0 0.0 0.0 31.800

**Total** 0.0 0.0 0.0 15.0 5.0 0.0 0.0 0.0 0.0 0.0 31.800

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 24 8 0 0 0 0 0 32

Page 74 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:37 PM

**WBS** 3.2.1.3.2 **Description:** spares

**Institution :** **Contact**

Electronics spares due to end-of-life chip buy

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

50 0 0 50 0 0 0 50 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

**R Total** 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

**Total** 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 30 20 0 0 0 0 0 0 50

Page 75 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:38 PM

**WBS** 3.2.1.3.2.4 **Description:** circuit board spares

**Institution :** U of Pennsylvania **Contact** Not available

electronics spares

Printed circuit board spares for

the Barrel and Endcaps.

Engineering judgement**Basis of Estimate:**

electronics spares estimated**Details of Estimate:**

costs for boards and cables.

Spare capacitor sets.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

50 0 0 50 0 0 0 50 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

**R Total** 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

**Total** 0.0 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 50.000

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 30 20 0 0 0 0 0 0 50

Page 76 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:38 PM

**WBS** 3.2.2 **Description:** Common TRT/ID

**Institution :** **Contact** Ogren

**U.S. ATLAS % share of** 7.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1329 0 0 1329 0 0 0 1329 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5 1329.100

**R Total** 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5
1329.100

**Total** 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5 1329.100

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 45 85 132 249 230 261 197 131 1329

Page 77 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:38 PM

**WBS** 3.2.2.1 **Description:** Pre-Operations

**Institution :** Indiana U. **Contact** Ogren

Derived from ATLAS_B_june04.xls, ID sharing agreement (14% Silicon/7%
TRT), and US sharing percentage

Engineering judgement**Basis of Estimate:**

M&O(B)**Details of Estimate:**

**U.S. ATLAS % share of** 7.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 78 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:39 PM

**WBS** 3.2.2.2 **Description:** Maintenance and operations (IU)

**Institution :** Indiana U. **Contact** Ogren

TRT fraction of ID costs

split between TRT, SCT, Pixel

Engineering judgement**Basis of Estimate:**

M&O(B) and C&I(B) during running**Details of Estimate:**

**U.S. ATLAS % share of** 7.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1329 0 0 1329 0 0 0 1329 0.0 0.0

**Total w/**

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **overhead**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5 1329.100

**R Total** 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5
1329.100

**Total** 0.0 0.0 44.9 84.6 132.4 248.8 229.7 260.9 197.3 130.5 1329.100

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12** **Total**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 45 85 132 249 230 261 197 131 1329

Page 79 of 80

U.S. ATLAS M&&O Estimate Cost 1/23/2005 12:51:39 PM

**WBS** 3.2.2.3 **Description:** Maintenance and operations (Nevis)

**Institution :** Columbia U. (Nevis Laboratory) **Contact** Ogren

TRT fraction of ID costs

split between TRT, SCT, Pixel

M&O(B) and C&I(B) during running**Details of Estimate:**

**U.S. ATLAS % share of** 7.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 80 of 80