**WIN**

**Monthly Plan**

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* MAY
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   Develop Purchase Schedule     |                                   |
|                                   |                                   |
| -   **Deliver Purchase Schedule** |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* JUNE
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   Initial Equipment Purchase    | -   Meet with PRACA team to       |
|                                   |     develop user's guide          |
| -   Detailed Design               |                                   |
|                                   | -   Initiate procedure for AD     |
| -   User Interface                |     installation                  |
|                                   |                                   |
| -   Database Design               |                                   |
|                                   |                                   |
| -   Network Software              |                                   |
|                                   |                                   |
| -   Data Compression              |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* JULY
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   Initial Equipment Purchase    | -   *Continue meeting with PRACA  |
|                                   |     team to develop user's guide* |
| -   *Continue Detailed Design*    |                                   |
|                                   | -   Integrate lab prototype       |
| -   *Network Roaming*             |                                   |
|                                   |                                   |
| -   *Data Compression S/W*        |                                   |
|                                   |                                   |
| -   Programming & Testing         |                                   |
|                                   |                                   |
| -   Network Roaming Software      |                                   |
|     Development                   |                                   |
|                                   |                                   |
| -   Data Compression Software     |                                   |
|     Development                   |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* AUGUST
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   *Continue Detailed Design*    | -   *Develop PRACA requirements*  |
|                                   |                                   |
| -   *User Interface (PRACA)*      | -   **Deliver PRACA               |
|                                   |     requirements**                |
| -   *Database Design (PRACA)*     |                                   |
|                                   |                                   |
| -   *Network S/W (PRACA)*         |                                   |
|                                   |                                   |
| -   *Network Roaming*             |                                   |
|                                   |                                   |
| -   *Data Compression*            |                                   |
|                                   |                                   |
| -   *Develop Functional Test      |                                   |
|     Plan*                         |                                   |
|                                   |                                   |
| -   **Deliver Critical Design     |                                   |
|     Review Package**              |                                   |
|                                   |                                   |
| -   **Critical Design Review**    |                                   |
|                                   |                                   |
| -   *Continue Programming &       |                                   |
|     Testing*                      |                                   |
|                                   |                                   |
| -   *Network Roaming*             |                                   |
|                                   |                                   |
| -   *Data Compression Software    |                                   |
|     Development*                  |                                   |
|                                   |                                   |
| -   Develop S/W Programmer's      |                                   |
|     Manual                        |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* SEPTEMBER
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   *Continue Detailed Design*    |                                   |
|                                   |                                   |
| -   *User Interface (PRACA)*      |                                   |
|                                   |                                   |
| -   *Database Design (PRACA)*     |                                   |
|                                   |                                   |
| -   *Network S/W (PRACA)*         |                                   |
|                                   |                                   |
| -   *Develop Functional Test      |                                   |
|     Plan*                         |                                   |
|                                   |                                   |
| -   *Continue Programming &       |                                   |
|     Testing*                      |                                   |
|                                   |                                   |
| -   *Network Roaming*             |                                   |
|                                   |                                   |
| -   *Data Compression Software    |                                   |
|     Development*                  |                                   |
|                                   |                                   |
| -   *Continue Developing S/W      |                                   |
|     Programmer's Manual*          |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* OCTOBER
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   **Deliver Functional Test     | -   Develop of Acceptance Test    |
|     Plan**                        |     Procedures                    |
|                                   |                                   |
| -   **Deliver PRACA CDR Package** | -   Install Wireless equipment in |
|                                   |     O&C and SSPF                  |
| -   **PRACA Critical Design       |                                   |
|     Review**                      |                                   |
|                                   |                                   |
| -   *Continue Programming &       |                                   |
|     Testing*                      |                                   |
|                                   |                                   |
| -   *Data Compression Software    |                                   |
|     Development*                  |                                   |
|                                   |                                   |
| -   *Network Roaming*             |                                   |
|                                   |                                   |
| -   *User I/F (PRACA)*            |                                   |
|                                   |                                   |
| -   *Database S/W (PRACA)*        |                                   |
|                                   |                                   |
| -   *Network S/W (PRACA)*         |                                   |
|                                   |                                   |
| -   *Continue Developing S/W      |                                   |
|     Programmer's Manual*          |                                   |
|                                   |                                   |
| -   Integration and Test          |                                   |
|                                   |                                   |
| -   Test Portable Computer        |                                   |
|     Battery Life                  |                                   |
|                                   |                                   |
| -   Test Data Compression S/W     |                                   |
|                                   |                                   |
| -   Test Network Roaming          |                                   |
|                                   |                                   |
| -   Test User Interface &         |                                   |
|     Database Segment (PRACA)      |                                   |
|                                   |                                   |
| -   Test Network S/W (PRACA)      |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* NOVEMBER
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   **Deliver Network Roaming     | -   *Continue development of      |
|     Application**                 |     Acceptance Test Procedures*   |
|                                   |                                   |
| -   **Deliver Data Compression    | -   Integrate Data Compression    |
|     Application**                 |     Application with prototype    |
|                                   |                                   |
| -   *Continue Programming &       | -   Integrate Network Roaming     |
|     Testing*                      |     Application with prototype    |
|                                   |                                   |
| -   *User I/F (PRACA)*            |                                   |
|                                   |                                   |
| -   *Database S/W (PRACA)*        |                                   |
|                                   |                                   |
| -   *Network S/W (PRACA)*         |                                   |
|                                   |                                   |
| -   *Continue Developing S/W      |                                   |
|     Programmer's Manual*          |                                   |
|                                   |                                   |
| -   *Continue Integration and     |                                   |
|     Test*                         |                                   |
|                                   |                                   |
| -   *Test Network Roaming*        |                                   |
|                                   |                                   |
| -   *Test Network S/W (PRACA)*    |                                   |
|                                   |                                   |
| -   *Test Data Compression S/W    |                                   |
|     (PRACA)*                      |                                   |
|                                   |                                   |
| -   *Test User Interface &        |                                   |
|     Database Segment (PRACA)*     |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* DECEMBER
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   **Test System Readiness       | -   *Continue development of      |
|     Review**                      |     Acceptance Test Procedures*   |
|                                   |                                   |
| -   **Deliver User Interface &    | -   Integrate Network S/W         |
|     Database Application**        |     Application with prototype    |
|     **(PRACA)**                   |                                   |
|                                   | -   Integrate User Interface &    |
| -   **Deliver Network S/W         |     Database Application with     |
|     Application (PRACA)**         |     prototype                     |
|                                   |                                   |
| -   **Beta Testing at KSC**       |                                   |
|                                   |                                   |
| -   *Continue Developing S/W      |                                   |
|     Programmer's Manual*          |                                   |
|                                   |                                   |
| -   *Continue Integration and     |                                   |
|     Test*                         |                                   |
|                                   |                                   |
| -   *Test Network Roaming*        |                                   |
|                                   |                                   |
| -   *Test Network S/W (PRACA)*    |                                   |
|                                   |                                   |
| -   *Test Data Compression S/W    |                                   |
|     (PRACA)*                      |                                   |
|                                   |                                   |
| -   *Test User Interface &        |                                   |
|     Database Segment (PRACA)*     |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* JANUARY
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   System Documentation          | -   Complete Preliminary          |
|                                   |     Acceptance Test Procedure     |
| -   Develop Maintenance Manual    |                                   |
|                                   |                                   |
| -   Develop User's Manual         |                                   |
|                                   |                                   |
| -   *Continue Integration and     |                                   |
|     Test*                         |                                   |
|                                   |                                   |
| -   *Test Data Compression S/W*   |                                   |
|                                   |                                   |
| -   *Test Network Roaming*        |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* FEBRUARY
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   *Continue System              | -   Develop Final Acceptance Test |
|     Documentation*                |     Procedure                     |
|                                   |                                   |
| -   *Develop Maintenance Manual*  |                                   |
|                                   |                                   |
| -   *Develop User's Manual*       |                                   |
|                                   |                                   |
| -   **Final Delivery**            |                                   |
|                                   |                                   |
| -   **COTS Documentation**        |                                   |
|                                   |                                   |
| -   **Training/Operations         |                                   |
|     Manual**                      |                                   |
|                                   |                                   |
| -   **Acceptance Test**           |                                   |
+-----------------------------------+-----------------------------------+

\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\* MARCH
\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*\*

+-----------------------------------+-----------------------------------+
| *Sentel:*                         | > *NASA:*                         |
+-----------------------------------+-----------------------------------+
| -   *Continue System              |                                   |
|     Documentation*                |                                   |
|                                   |                                   |
| -   *Develop Maintenance Manual*  |                                   |
|                                   |                                   |
| -   *Develop User's Manual*       |                                   |
|                                   |                                   |
| -   ***Continue Final Delivery*** |                                   |
|                                   |                                   |
| -   ***COTS Documentation***      |                                   |
|                                   |                                   |
| -   ***Training/Operations        |                                   |
|     Manual***                     |                                   |
|                                   |                                   |
| -   ***Acceptance Test***         |                                   |
|                                   |                                   |
| -   **Deliver S/W Programmer's    |                                   |
|     Manual**                      |                                   |
|                                   |                                   |
| -   **Deliver Maintenance         |                                   |
|     Manual**                      |                                   |
|                                   |                                   |
| -   **Deliver User's Manual**     |                                   |
|                                   |                                   |
| -   **Final Report**              |                                   |
+-----------------------------------+-----------------------------------+