**U.S. ATLAS M&O Estimate**

**Cost Book**

**Funding Source:** All **Funding Type:** All

**Institutions:** All

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:22 AM

**WBS Number:** 3 **Description:** U.S. ATLAS M&O Estimate

**Institution :** **Contact:**

U.S. ATLAS Maintenance and Operations (M&O) includes detector specific
costs allocated to subsystems and Common Fund

cost related to overall experimental operations.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

19193 0 0 19193 10629 3376 4167 1021 136.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 1580 2640 5280 4400 4400 4400 4400 4400 4400

0 119.956 199.938 399.878 330.606 330.606 330.606 330.606 330.606
330.606

Post Doc B/I 0 2952 6160 13200 14960 14080 14080 14080 14080 14080

0 122.673 258.395 559.309 632.228 593.284 593.284 593.284 593.284
593.284

Sr Research Scientist B/I 0 4012 3872 4312 4312 3608 2900 2900 2900 2900

0 306.872 296.257 329.637 329.637 276.229 222.004 222.004 222.004
222.004

Computer Professional MR 0 970 750 0 0 0 0 0 0 0

0 85.431 61.427 0 0 0 0 0 0 0

Electrical Engineer MR 0 170 290 0 0 0 0 0 0 0

0 13.382 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 550 640 0 0 0 0 0 0 0

0 23.898 27.809 0 0 0 0 0 0 0

Technician MR 0 1580 1480 0 0 0 0 0 0 0

0 70.131 72.716 0 0 0 0 0 0 0

Computer Professional R 0 330 1210 2530 2860 1760 1760 1760 1760 1760

0 28.149 115.67 231.666 247.075 137.674 137.674 137.674 137.674 137.674

Electrical Engineer R 0 300 350 390 880 352 352 352 352 352

0 23.616 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708

Gen Lab R 0 2548 2640 0 0 0 0 0 0 0

0 100.416 99.099 0 0 0 0 0 0 0

Page 1 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:22 AM

Mechanical Engineer R 0 420 420 420 960 352 352 352 352 352

0 41.772 41.772 41.772 95.478 35.008 35.008 35.008 35.008 35.008

Technician R 0 980 1540 6080 4900 3380 3380 3380 3380 3380

0 65.636 97.553 315.517 283.114 200.072 200.072 200.072 200.072 200.072

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 7.7 12.0 28.7 29.5 29.5 29.5 29.5 29.5 29.5

Travel B/I 0.0 44.7 67.5 192.1 202.3 199.3 202.3 202.3 202.3 202.3

Other MR 0.0 37.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 42.0 33.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 49.8 57.8 77.0 184.6 179.5 178.6 177.8 222.8 177.8

Travel R 0.0 30.5 55.0 117.3 116.3 76.3 76.3 76.3 76.3 76.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1293 1659 2482 2695 2241 2189 2188 2257 2188

Page 2 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:23 AM

**WBS Number:** 3.4 **Description:** Tile Calorimeter

**Institution :** **Contact:**

US participation in the Scintillating Tile Hadronic Calorimeter
(Tilecal) subsystem of the ATLAS detector. US responsibilities

include mechanical, optical, and electronic systems of one extended
barrel calorimeter (approximately 1/4 of the total Tile

Calorimeter); purchase, testing, and assembly of 1/3 of the
photomultipliers for the Tile Calorimeter, and 1/2 of the front end and

digitizing electronics; and full responsibility for the special
submodules and scintillation counters comprising the Intermediate Tile

Calorimeter, instrumenting the gaps between sections of the Tile
Calorimeter and between barrel and Endcap cryostats.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

19193 0 0 19193 10629 3376 4167 1021 136.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 1580 2640 5280 4400 4400 4400 4400 4400 4400

0 119.956 199.938 399.878 330.606 330.606 330.606 330.606 330.606
330.606

Post Doc B/I 0 2952 6160 13200 14960 14080 14080 14080 14080 14080

0 122.673 258.395 559.309 632.228 593.284 593.284 593.284 593.284
593.284

Sr Research Scientist B/I 0 4012 3872 4312 4312 3608 2900 2900 2900 2900

0 306.872 296.257 329.637 329.637 276.229 222.004 222.004 222.004
222.004

Computer Professional MR 0 970 750 0 0 0 0 0 0 0

0 85.431 61.427 0 0 0 0 0 0 0

Electrical Engineer MR 0 170 290 0 0 0 0 0 0 0

0 13.382 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 550 640 0 0 0 0 0 0 0

0 23.898 27.809 0 0 0 0 0 0 0

Technician MR 0 1580 1480 0 0 0 0 0 0 0

0 70.131 72.716 0 0 0 0 0 0 0

Computer Professional R 0 330 1210 2530 2860 1760 1760 1760 1760 1760

0 28.149 115.67 231.666 247.075 137.674 137.674 137.674 137.674 137.674

Electrical Engineer R 0 300 350 390 880 352 352 352 352 352

0 23.616 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708

Gen Lab R 0 2548 2640 0 0 0 0 0 0 0

0 100.416 99.099 0 0 0 0 0 0 0

Mechanical Engineer R 0 420 420 420 960 352 352 352 352 352

0 41.772 41.772 41.772 95.478 35.008 35.008 35.008 35.008 35.008

Technician R 0 980 1540 6080 4900 3380 3380 3380 3380 3380

0 65.636 97.553 315.517 283.114 200.072 200.072 200.072 200.072 200.072

Page 3 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:24 AM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 7.7 12.0 28.7 29.5 29.5 29.5 29.5 29.5 29.5

Travel B/I 0.0 44.7 67.5 192.1 202.3 199.3 202.3 202.3 202.3 202.3

Other MR 0.0 37.0 21.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 42.0 33.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 49.8 57.8 77.0 184.6 179.5 178.6 177.8 222.8 177.8

Travel R 0.0 30.5 55.0 117.3 116.3 76.3 76.3 76.3 76.3 76.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1293 1659 2482 2695 2241 2189 2188 2257 2188

Page 4 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:24 AM

**WBS Number:** 3.4.1 **Description:** TileCal - Specific Costs

**Institution :** **Contact:**

System-specific costs represent M&O costs associated with the Tile
Calorimeter System and supported by the US ATLAS

collaborators. Including maintenance cost related to power supplies,
system maintenance, and any overall special detector

maintenance and telecommunication cost resulting from US participation
in the support of the Tile Calorimeter.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

15576 0 0 15576 9133 2866 2707 872 112.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 1580 2640 5280 4400 4400 4400 4400 4400 4400

0 119.956 199.938 399.878 330.606 330.606 330.606 330.606 330.606
330.606

Post Doc B/I 0 2952 6160 10560 9680 8800 8800 8800 8800 8800

0 122.673 258.395 447.447 408.504 369.56 369.56 369.56 369.56 369.56

Sr Research Scientist B/I 0 4012 3872 4312 4312 3608 2900 2900 2900 2900

0 306.872 296.257 329.637 329.637 276.229 222.004 222.004 222.004
222.004

Computer Professional MR 0 890 670 0 0 0 0 0 0 0

0 77.475 53.471 0 0 0 0 0 0 0

Electrical Engineer MR 0 170 290 0 0 0 0 0 0 0

0 13.382 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 550 640 0 0 0 0 0 0 0

0 23.898 27.809 0 0 0 0 0 0 0

Technician MR 0 1140 1260 0 0 0 0 0 0 0

0 53.559 62.86 0 0 0 0 0 0 0

Computer Professional R 0 110 990 2230 2860 1760 1760 1760 1760 1760

0 6.269 93.79 201.829 247.075 137.674 137.674 137.674 137.674 137.674

Electrical Engineer R 0 300 350 390 880 352 352 352 352 352

0 23.616 27.552 30.7 69.272 27.708 27.708 27.708 27.708 27.708

Gen Lab R 0 1435 1760 0 0 0 0 0 0 0

0 62.184 70.983 0 0 0 0 0 0 0

Mechanical Engineer R 0 250 250 250 960 352 352 352 352 352

0 24.864 24.864 24.864 95.478 35.008 35.008 35.008 35.008 35.008

Technician R 0 760 880 4320 4460 2940 2940 2940 2940 2940

0 50.901 57.741 227.567 253.645 170.603 170.603 170.603 170.603 170.603

Page 5 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:25 AM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 7.7 12.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5

Travel B/I 0.0 44.7 67.5 170.0 144.5 144.5 144.5 144.5 144.5 144.5

Other MR 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 32.0 29.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 23.0 27.0 47.0 73.0 59.0 59.0 59.0 104.0 59.0

Travel R 0.0 20.5 32.0 82.3 116.3 76.3 76.3 76.3 76.3 76.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1110 1458 2115 2224 1763 1709 1709 1778 1709

Page 6 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:25 AM

**WBS Number:** 3.4.1.1 **Description:** Pre-Operations

**Institution :** **Contact:**

Includes all engineering, technical support, and materials purchased to
ensure the system is ready for operations. Work includes

final integration and testing of all mechanical, electronic and
auxiliary systems associated with the subsystem. Testing includes:

physical set-up of test areas (benches, tables, test stations), and test
beam operations. Includes the final documentation of all

fabrication and assembly drawings, assembly and maintenance and safety
documents and manuals.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

4201 0 0 4201 704 2790 187 521 30.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 1580 2640 880 0 0 0 0 0 0

0 119.956 199.938 69.272 0 0 0 0 0 0

Post Doc B/I 0 2952 6160 0 880 0 0 0 0 0

0 122.673 258.395 0 38.944 0 0 0 0 0

Sr Research Scientist B/I 0 4012 3872 2112 2112 1408 700 700 700 700

0 306.872 296.257 162.736 162.736 109.328 55.103 55.103 55.103 55.103

Computer Professional MR 0 890 670 0 0 0 0 0 0 0

0 77.475 53.471 0 0 0 0 0 0 0

Electrical Engineer MR 0 170 290 0 0 0 0 0 0 0

0 13.382 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 550 640 0 0 0 0 0 0 0

0 23.898 27.809 0 0 0 0 0 0 0

Technician MR 0 1140 1260 0 0 0 0 0 0 0

0 53.559 62.86 0 0 0 0 0 0 0

Computer Professional R 0 110 990 2230 1100 0 0 0 0 0

0 6.269 93.79 201.829 109.401 0 0 0 0 0

Electrical Engineer R 0 300 350 390 0 0 0 0 0 0

0 23.616 27.552 30.7 0 0 0 0 0 0

Gen Lab R 0 1435 1760 0 0 0 0 0 0 0

0 62.184 70.983 0 0 0 0 0 0 0

Mechanical Engineer R 0 250 250 250 80 0 0 0 0 0

0 24.864 24.864 24.864 7.956 0 0 0 0 0

Technician R 0 760 880 4320 880 0 0 0 0 0

0 50.901 57.741 227.567 46.041 0 0 0 0 0

Page 7 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:26 AM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 7.7 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 44.7 67.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other MR 0.0 30.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 32.0 29.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 23.0 27.0 41.0 14.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 20.5 32.0 78.0 28.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 1110 1458 882 421 109 55 55 55 55

Page 8 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:27 AM

**WBS Number:** 3.4.1.1.1 **Description:** Mechanical Support

**Institution :** **Contact:**

See individual tasks below for descriptions.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

438 0 0 438 0 325 0 113 2.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 120 0 0 0 0 0 0 0 0

0 8.037 0 0 0 0 0 0 0 0

Gen Lab R 0 455 340 0 0 0 0 0 0 0

0 19.771 9.656 0 0 0 0 0 0 0

Mechanical Engineer R 0 250 250 250 80 0 0 0 0 0

0 24.864 24.864 24.864 7.956 0 0 0 0 0

Technician R 0 760 760 1100 440 0 0 0 0 0

0 50.901 50.902 73.673 29.469 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 12.0 13.0 13.0 3.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 15.5 10.0 16.0 6.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 142 113 134 49 0 0 0 0 0

Page 9 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:28 AM

**WBS Number:** 3.4.1.1.1.1 **Description:** Module Validation

**Institution :** **Contact:**

Mechanical dimensions will be systematically measured for all modules in
advance of their use in pre-assembly. In some cases,

we expect that corrections will be needed, generally involving the edges
and surfaces that will bear on adjoining modules. The

integrity of all surfaces and holes used for handling and installation
will be inspected and corrected if needed. At the same time,

some retrofitting that has become necessary because of unexpected
dimensions of neighboring systems will be performed. It is

planned to use a team of two technicians for this in FY 2003 and 2004.
This task will continue in a checking and cleanup mode

during the later stages of installation of the calorimeter (FY 2005 and
2006).

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

157 0 0 157 0 112 0 45 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab R 0 455 0 0 0 0 0 0 0 0

0 19.771 0 0 0 0 0 0 0 0

Mechanical Engineer R 0 170 80 80 0 0 0 0 0 0

0 16.908 7.956 7.956 0 0 0 0 0 0

Technician R 0 440 220 220 0 0 0 0 0 0

0 29.469 14.735 14.735 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 10.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 8.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 90 33 33 0 0 0 0 0 0

Page 10 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:28 AM

**WBS Number:** 3.4.1.1.1.1.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

129 0 0 129 0 92 0 37 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Mechanical Engineer R 0 170 80 80 0 0 0 0 0 0

0 16.908 7.956 7.956 0 0 0 0 0 0

Technician R 0 440 220 220 0 0 0 0 0 0

0 29.469 14.735 14.735 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 5.0 5.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 8.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 62 33 33 0 0 0 0 0 0

Page 11 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:29 AM

**WBS Number:** 3.4.1.1.1.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 12 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:30 AM

**WBS Number:** 3.4.1.1.1.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

27 0 0 27 0 20 0 8 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab R 0 455 0 0 0 0 0 0 0 0

0 19.771 0 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 27 0 0 0 0 0 0 0 0

Page 13 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:31 AM

**WBS Number:** 3.4.1.1.1.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 14 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:31 AM

**WBS Number:** 3.4.1.1.1.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 15 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:32 AM

**WBS Number:** 3.4.1.1.1.4 **Description:** Integration

**Institution :** **Contact:**

This task covers the mechanical interface with other ATLAS systems.
Assistance from the Tile group will be needed when LAr

and Muon systems are installed. Interaction will also be needed when the
endcap movement system is installed and

commissioned. In FY 2004 and 2005, installation of the Tile Calorimeter
will be interleaved with installation of the LAr calorimeter

and cryostats. In later 2005. 2006, and 2007 before turnon, the
interaction will be with Muon and other systems. The U.S. will

supply the main effort for interaction with the endcap movement system
and a fraction of that required for working with other

systems. The total team estimated for these tasks is 3 FTE technicians
during the approximately half of each year when this

work will proceed.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

281 0 0 281 0 213 0 68 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 120 0 0 0 0 0 0 0 0

0 8.037 0 0 0 0 0 0 0 0

Gen Lab R 0 0 340 0 0 0 0 0 0 0

0 0 9.656 0 0 0 0 0 0 0

Mechanical Engineer R 0 80 170 170 80 0 0 0 0 0

0 7.956 16.908 16.908 7.956 0 0 0 0 0

Technician R 0 320 540 880 440 0 0 0 0 0

0 21.432 36.167 58.938 29.469 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 2.0 8.0 8.0 3.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 6.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0

Page 16 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:33 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 53 79 100 49 0 0 0 0 0

Page 17 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:33 AM

**WBS Number:** 3.4.1.1.1.4.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 35.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

281 0 0 281 0 213 0 68 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 120 0 0 0 0 0 0 0 0

0 8.037 0 0 0 0 0 0 0 0

Gen Lab R 0 0 340 0 0 0 0 0 0 0

0 0 9.656 0 0 0 0 0 0 0

Mechanical Engineer R 0 80 170 170 80 0 0 0 0 0

0 7.956 16.908 16.908 7.956 0 0 0 0 0

Technician R 0 320 540 880 440 0 0 0 0 0

0 21.432 36.167 58.938 29.469 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 2.0 8.0 8.0 3.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 7.5 6.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 18 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:34 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 53 79 100 49 0 0 0 0 0

Page 19 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:34 AM

**WBS Number:** 3.4.1.1.1.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 35.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 20 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:35 AM

**WBS Number:** 3.4.1.1.1.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 35.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 21 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:35 AM

**WBS Number:** 3.4.1.1.1.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**U.S. ATLAS % share of activity:** 35.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 22 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:36 AM

**WBS Number:** 3.4.1.1.1.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 35.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 23 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:37 AM

**WBS Number:** 3.4.1.1.2 **Description:** Electrical Support

**Institution :** **Contact:**

Electrical aspects of pre-operations and commissioning. This task
includes work on PMTs and on front-end and other electronics

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1127 0 0 1127 0 790 0 337 8.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 260 310 0 0 0 0 0 0 0

0 14.818 17.667 0 0 0 0 0 0 0

Electrical Engineer MR 0 170 290 0 0 0 0 0 0 0

0 13.382 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 550 640 0 0 0 0 0 0 0

0 23.898 27.809 0 0 0 0 0 0 0

Technician MR 0 1020 1260 0 0 0 0 0 0 0

0 45.522 62.86 0 0 0 0 0 0 0

Computer Professional R 0 110 610 1350 220 0 0 0 0 0

0 6.269 55.997 114.308 21.88 0 0 0 0 0

Electrical Engineer R 0 300 350 390 0 0 0 0 0 0

0 23.616 27.552 30.7 0 0 0 0 0 0

Gen Lab R 0 980 1420 0 0 0 0 0 0 0

0 42.413 61.327 0 0 0 0 0 0 0

Technician R 0 0 120 3220 440 0 0 0 0 0

0 0 6.839 153.894 16.572 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 25.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 20.0 23.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 11.0 12.0 26.0 9.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 5.0 16.0 50.0 10.0 0.0 0.0 0.0 0.0 0.0

Page 24 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:38 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 263 387 411 66 0 0 0 0 0

Page 25 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:38 AM

**WBS Number:** 3.4.1.1.2.3 **Description:** Validation, Repairs, and
Checkout

**Institution :** **Contact:**

Final testing and checkout of readout elements, including PMTs and
front-ends. Devices will be already installed in readout

drawers and will be given final testing before installation in modules.
As modules and readout drawers go through the

manipulations for preassembly and then assembly in the underground area,
elements of the readout system will be repeatedly

tested and repaired as needed. U.S. groups will take full responsibility
for front end electronics, which were built in the U.S., and

comprise approximately half of the Tile readout electronics. U.S. groups
will contribute 1/3 of the effort for PMTs, corresponding

to the fraction of PMTs bought and tested by the U.S. Effort needed for
these tasks is estimated to be 1 FTE of technician total

for the PMT work and 1.5 FTE technician total for electronics work. PMTs
and electronics will be thoroughly checked in FY 2003

and 2004 during the preassembly process, and then rechecked and repaired
if needed after each section of calorimeter has

been installed in ATLAS in FY 2005 and 2006. A small amount of work from
a computer programmer (a few months) will be

needed to program the interfaces with the TDAQ system and provide
displays of the resulting data.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

460 0 0 460 0 309 0 151 3.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 90 90 0 0 0 0 0 0 0

0 5.129 5.129 0 0 0 0 0 0 0

Electrical Engineer MR 0 50 0 0 0 0 0 0 0 0

0 3.936 0 0 0 0 0 0 0 0

Technician MR 0 1020 940 0 0 0 0 0 0 0

0 45.522 44.622 0 0 0 0 0 0 0

Computer Professional R 0 80 80 170 0 0 0 0 0 0

0 4.559 4.559 9.689 0 0 0 0 0 0

Electrical Engineer R 0 250 200 170 0 0 0 0 0 0

0 19.68 15.744 13.382 0 0 0 0 0 0

Gen Lab R 0 780 740 0 0 0 0 0 0 0

0 33.893 32.155 0 0 0 0 0 0 0

Technician R 0 0 0 1460 0 0 0 0 0 0

0 0 0 70.599 0 0 0 0 0 0

Page 26 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:39 AM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

Other MR 0.0 12.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 17.0 15.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 4.0 3.0 11.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 3.0 4.0 20.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 168 151 141 0 0 0 0 0 0

Page 27 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:39 AM

**WBS Number:** 3.4.1.1.2.3.1 **Description:** ANL

**Institution :** ANL **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 28 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:40 AM

**WBS Number:** 3.4.1.1.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 40.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

288 0 0 288 0 210 0 78 2.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 90 90 0 0 0 0 0 0 0

0 5.129 5.129 0 0 0 0 0 0 0

Electrical Engineer MR 0 50 0 0 0 0 0 0 0 0

0 3.936 0 0 0 0 0 0 0 0

Technician MR 0 220 440 0 0 0 0 0 0 0

0 12.538 25.077 0 0 0 0 0 0 0

Computer Professional R 0 80 80 170 0 0 0 0 0 0

0 4.559 4.559 9.689 0 0 0 0 0 0

Electrical Engineer R 0 250 200 170 0 0 0 0 0 0

0 19.68 15.744 13.382 0 0 0 0 0 0

Gen Lab R 0 780 440 0 0 0 0 0 0 0

0 33.893 19.119 0 0 0 0 0 0 0

Technician R 0 0 0 660 0 0 0 0 0 0

0 0 0 37.615 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 4.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 7.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 4.0 3.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 3.0 4.0 10.0 0.0 0.0 0.0 0.0 0.0 0.0

Page 29 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:40 AM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 107 97 84 0 0 0 0 0 0

Page 30 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:41 AM

**WBS Number:** 3.4.1.1.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 40.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

126 0 0 126 0 80 0 46 1.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 600 300 0 0 0 0 0 0 0

0 26.879 13.44 0 0 0 0 0 0 0

Gen Lab R 0 0 300 0 0 0 0 0 0 0

0 0 13.036 0 0 0 0 0 0 0

Technician R 0 0 0 600 0 0 0 0 0 0

0 0 0 26.879 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 6.0 5.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 6.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 31 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:41 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 45 39 42 0 0 0 0 0 0

Page 32 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:41 AM

**WBS Number:** 3.4.1.1.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 33 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:42 AM

**WBS Number:** 3.4.1.1.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 40.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

45 0 0 45 0 18 0 27 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 200 200 0 0 0 0 0 0 0

0 6.105 6.105 0 0 0 0 0 0 0

Technician R 0 0 0 200 0 0 0 0 0 0

0 0 0 6.105 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 15 15 15 0 0 0 0 0 0

Page 34 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:43 AM

**WBS Number:** 3.4.1.1.2.4 **Description:** Integration

**Institution :** **Contact:**

Commissioning of the Tilecal readout system with other ATLAS systems,
primarily Trigger and Data Acquisition. As the TDAQ

systems mature and are installed, Tile personnel will work with them to
ensure proper operation of the readout. Similar

interaction will be needed with the DCS systems. U.S. groups will do
approximately half of this task, corresponding to the portion

of the readout electronics. The bulk of this work will be done after at
least some sections of the Tile Calorimeter are installed and

as updates of the TDAQ system become available, so it will start
seriously in the latter part of 2004 and proceed at full strength in

2005 and 2006. In the latter years, the total Tile cal effort is
estimated at 1 FTE Technician, complemented by smaller amounts of

work from electrical engineer and computer programmer.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

293 0 0 293 0 218 0 75 2.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 170 220 0 0 0 0 0 0 0

0 9.689 12.538 0 0 0 0 0 0 0

Electrical Engineer MR 0 120 290 0 0 0 0 0 0 0

0 9.446 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 350 200 0 0 0 0 0 0 0

0 15.208 8.69 0 0 0 0 0 0 0

Technician MR 0 0 320 0 0 0 0 0 0 0

0 0 18.238 0 0 0 0 0 0 0

Computer Professional R 0 30 30 300 0 0 0 0 0 0

0 1.71 1.71 17.098 0 0 0 0 0 0

Electrical Engineer R 0 50 150 220 0 0 0 0 0 0

0 3.936 11.808 17.318 0 0 0 0 0 0

Gen Lab R 0 0 240 0 0 0 0 0 0 0

0 0 10.428 0 0 0 0 0 0 0

Technician R 0 0 120 880 0 0 0 0 0 0

0 0 6.839 50.153 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Page 35 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:44 AM

Other MR 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 3.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 2.0 2.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 2.0 4.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 60 124 109 0 0 0 0 0 0

Page 36 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:44 AM

**WBS Number:** 3.4.1.1.2.4.1 **Description:** ANL

**Institution :** ANL **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 37 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:45 AM

**WBS Number:** 3.4.1.1.2.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 50.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

293 0 0 293 0 218 0 75 2.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 170 220 0 0 0 0 0 0 0

0 9.689 12.538 0 0 0 0 0 0 0

Electrical Engineer MR 0 120 290 0 0 0 0 0 0 0

0 9.446 22.828 0 0 0 0 0 0 0

Gen Lab MR 0 350 200 0 0 0 0 0 0 0

0 15.208 8.69 0 0 0 0 0 0 0

Technician MR 0 0 320 0 0 0 0 0 0 0

0 0 18.238 0 0 0 0 0 0 0

Computer Professional R 0 30 30 300 0 0 0 0 0 0

0 1.71 1.71 17.098 0 0 0 0 0 0

Electrical Engineer R 0 50 150 220 0 0 0 0 0 0

0 3.936 11.808 17.318 0 0 0 0 0 0

Gen Lab R 0 0 240 0 0 0 0 0 0 0

0 0 10.428 0 0 0 0 0 0 0

Technician R 0 0 120 880 0 0 0 0 0 0

0 0 6.839 50.153 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 3.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 2.0 2.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 2.0 4.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0

Page 38 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:46 AM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 60 124 109 0 0 0 0 0 0

Page 39 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:46 AM

**WBS Number:** 3.4.1.1.2.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 40 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:46 AM

**WBS Number:** 3.4.1.1.2.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 41 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:47 AM

**WBS Number:** 3.4.1.1.2.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 42 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:48 AM

**WBS Number:** 3.4.1.1.2.5 **Description:** Pre-operational testing and
checkout

**Institution :** **Contact:**

Once a set of modules are installed, they will be operated with
prototype and then final readout systems. Their operation will be

tested both with the Tile calibration systems and with cosmic rays. This
task covers the cosmic ray testing. Use of the

calibration systems is covered in 3.4.2. The tile group will have two
technicians operating the data taking. Examination of the

data will be done by physics personnel, with assistance from a computer
programmer to provide the interfaces and displays.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

375 0 0 375 0 264 0 111 2.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab MR 0 200 440 0 0 0 0 0 0 0

0 8.69 19.119 0 0 0 0 0 0 0

Computer Professional R 0 0 500 880 220 0 0 0 0 0

0 0 49.728 87.521 21.88 0 0 0 0 0

Gen Lab R 0 200 440 0 0 0 0 0 0 0

0 8.52 18.744 0 0 0 0 0 0 0

Technician R 0 0 0 880 440 0 0 0 0 0

0 0 0 33.142 16.572 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 7.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 5.0 7.0 11.0 9.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 8.0 18.0 10.0 0.0 0.0 0.0 0.0 0.0

Page 43 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:49 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 35 113 161 66 0 0 0 0 0

Page 44 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:49 AM

**WBS Number:** 3.4.1.1.2.5.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

199 0 0 199 0 159 0 40 0.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional R 0 0 500 880 220 0 0 0 0 0

0 0 49.728 87.521 21.88 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 5.0 2.0 1.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 8.0 12.0 4.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 66 105 28 0 0 0 0 0

Page 45 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:49 AM

**WBS Number:** 3.4.1.1.2.5.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 46 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:50 AM

**WBS Number:** 3.4.1.1.2.5.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

96 0 0 96 0 57 0 38 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab MR 0 200 440 0 0 0 0 0 0 0

0 8.69 19.119 0 0 0 0 0 0 0

Technician R 0 0 0 440 220 0 0 0 0 0

0 0 0 19.711 9.856 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 7.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 19 25 30 21 0 0 0 0 0

Page 47 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:51 AM

**WBS Number:** 3.4.1.1.2.5.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 48 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:52 AM

**WBS Number:** 3.4.1.1.2.5.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

80 0 0 80 0 47 0 33 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab R 0 200 440 0 0 0 0 0 0 0

0 8.52 18.744 0 0 0 0 0 0 0

Technician R 0 0 0 440 220 0 0 0 0 0

0 0 0 13.431 6.716 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 5.0 2.0 2.0 1.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 16 22 25 17 0 0 0 0 0

Page 49 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:52 AM

**WBS Number:** 3.4.1.1.3 **Description:** Software Support

**Institution :** **Contact:**

Development and integration of software systems for control, testing,
and monitoring of the Tilecal system. This task is not well

estimated, but we use a number of 2 FTEs, of which the U.S. will
contribute 25%.

Estimated at 2 FTE over two fiscal years, split evenly between ANL and
U. Chicago. Final estimate may be **Details of Estimate:**

apportioned differently.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

382 0 0 382 0 311 0 71 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 630 360 0 0 0 0 0 0 0

0 62.657 35.804 0 0 0 0 0 0 0

Computer Professional R 0 0 380 880 880 0 0 0 0 0

0 0 37.793 87.521 87.521 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 6.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 80 91 105 105 0 0 0 0 0

Page 50 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:53 AM

**WBS Number:** 3.4.1.1.3.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

382 0 0 382 0 311 0 71 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 630 360 0 0 0 0 0 0 0

0 62.657 35.804 0 0 0 0 0 0 0

Computer Professional R 0 0 380 880 880 0 0 0 0 0

0 0 37.793 87.521 87.521 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 12.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 6.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 80 91 105 105 0 0 0 0 0

Page 51 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:54 AM

**WBS Number:** 3.4.1.1.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 52 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:55 AM

**WBS Number:** 3.4.1.1.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 53 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:55 AM

**WBS Number:** 3.4.1.1.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 54 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:56 AM

**WBS Number:** 3.4.1.1.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 55 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:57 AM

**WBS Number:** 3.4.1.1.4 **Description:** Physicist Support

**Institution :** **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2254 0 0 2254 704 1364 187 0 17.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 1580 2640 880 0 0 0 0 0 0

0 119.956 199.938 69.272 0 0 0 0 0 0

Post Doc B/I 0 2952 6160 0 880 0 0 0 0 0

0 122.673 258.395 0 38.944 0 0 0 0 0

Sr Research Scientist B/I 0 4012 3872 2112 2112 1408 700 700 700 700

0 306.872 296.257 162.736 162.736 109.328 55.103 55.103 55.103 55.103

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 7.7 12.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 44.7 67.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 624 867 232 202 109 55 55 55 55

Page 56 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:58 AM

**WBS Number:** 3.4.1.1.4.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

870 0 0 870 165 665 39 0 7.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 492 1760 0 880 0 0 0 0 0

0 21.769 77.888 0 38.944 0 0 0 0 0

Sr Research Scientist B/I 0 3132 2992 1232 1232 528 0 0 0 0

0 237.6 226.985 93.464 93.464 40.056 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 1.7 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 9.5 17.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 273 330 93 132 40 0 0 0 0

Page 57 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:58 AM

**WBS Number:** 3.4.1.1.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

981 0 0 981 216 698 67 0 7.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 842 1320 880 0 0 0 0 0 0

0 66.274 103.908 69.272 0 0 0 0 0 0

Post Doc B/I 0 984 1760 0 0 0 0 0 0 0

0 38.761 69.34 0 0 0 0 0 0 0

Sr Research Scientist B/I 0 880 880 880 880 880 700 700 700 700

0 69.272 69.272 69.272 69.272 69.272 55.103 55.103 55.103 55.103

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 1.0 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 14.3 25.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 198 286 139 69 69 55 55 55 55

Page 58 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:25:59 AM

**WBS Number:** 3.4.1.1.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

151 0 0 151 115 0 37 0 1.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 246 440 0 0 0 0 0 0 0

0 17.661 31.593 0 0 0 0 0 0 0

Post Doc B/I 0 492 880 0 0 0 0 0 0 0

0 23.4 41.86 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 1.7 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 7.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 54 97 0 0 0 0 0 0 0

Page 59 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:00 AM

**WBS Number:** 3.4.1.1.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

162 0 0 162 131 0 30 0 1.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 246 440 0 0 0 0 0 0 0

0 23.318 41.713 0 0 0 0 0 0 0

Post Doc B/I 0 492 880 0 0 0 0 0 0 0

0 23.727 42.445 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 1.7 3.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 7.0 12.5 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 58 104 0 0 0 0 0 0 0

Page 60 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:01 AM

**WBS Number:** 3.4.1.1.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

90 0 0 90 77 0 13 0 1.2 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 246 440 0 0 0 0 0 0 0

0 12.703 22.724 0 0 0 0 0 0 0

Post Doc B/I 0 492 880 0 0 0 0 0 0 0

0 15.016 26.862 0 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 1.7 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel B/I 0.0 7.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 41 50 0 0 0 0 0 0 0

Page 61 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:02 AM

**WBS Number:** 3.4.1.2 **Description:** Operations (Beam-on)

**Institution :** **Contact:**

Includes all engineering, technical support, and materials purchased to
maintain all systems to their design specifications.

Includes resources to perform regular schedule maintenance. Includes all
material purchases to maintain an adequate inventory

of spare parts for replacement based upon their estimated or normal life
cycle standards (electronic boards, cards, etc.)

Operations estimated to be 9.5 months per year **Details of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

10074 0 0 10074 7783 0 2099 193 75.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 4400 4400 4400 4400 4400 4400 4400

0 0 0 330.606 330.606 330.606 330.606 330.606 330.606 330.606

Post Doc B/I 0 0 0 10560 8800 8800 8800 8800 8800 8800

0 0 0 447.447 369.56 369.56 369.56 369.56 369.56 369.56

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521

Computer Professional R 0 0 0 0 1760 1760 1760 1760 1760 1760

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 2640 2200 2200 2200 2200 2200

0 0 0 0 159.245 129.776 129.776 129.776 129.776 129.776

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5

Travel B/I 0.0 0.0 0.0 170.0 144.5 144.5 144.5 144.5 144.5 144.5

Other R 0.0 0.0 0.0 0.0 32.0 32.0 32.0 32.0 32.0 32.0

Travel R 0.0 0.0 0.0 0.0 50.0 42.0 42.0 42.0 42.0 42.0

Page 62 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:03 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 1187 1554 1467 1467 1467 1467 1467

Page 63 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:03 AM

**WBS Number:** 3.4.1.2.1 **Description:** Mechanical Support

**Institution :** **Contact:**

While the beam is on and data taking is proceeding, mechanical effort
will be needed to maintain and prepare the systems that will

be used during annual shutdown periods. These systems include the Cs
source system with its hydraulic driver, spare

electronics drawers, and electronics cooling systems. Also included are
specialized tooling for manipulation of the drawers, for

access to low voltage power supplies, and to cooling systems. The
Tilecal system expects to devote 2 FTE on average to these

tasks, of which U.S. groups will supply 25%.

.25 ME FTE for 06, then .1 ME FTE thereafter. Also, .5 MT FTE, with .25
MT FTE thereafter. \$10k low value **Details of Estimate:**

for miscellaneous consumables.

Estimate currently assigned to ANL, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

456 0 0 456 338 0 119 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 880 440 440 440 440 440

0 0 0 0 58.938 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 127 66 66 66 66 66

Page 64 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:04 AM

**WBS Number:** 3.4.1.2.1.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

456 0 0 456 338 0 119 0 2.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 880 440 440 440 440 440

0 0 0 0 58.938 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 127 66 66 66 66 66

Page 65 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:04 AM

**WBS Number:** 3.4.1.2.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 66 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:05 AM

**WBS Number:** 3.4.1.2.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 67 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:06 AM

**WBS Number:** 3.4.1.2.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 68 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:06 AM

**WBS Number:** 3.4.1.2.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 69 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:07 AM

**WBS Number:** 3.4.1.2.2 **Description:** Electrical Support

**Institution :** **Contact:**

During the data taking period each year, a team of electrical
technicians, with oversight by an electrical engineer, will a) conduct

routine tests of installed PMTs and readout electronics, collecting a
database of parts needing attention during the annual

shutdown; and b) repair parts exchanged during the last shutdown. A
total Tile technician team of 2.5 FTE will be devoted to

these tasks, with the U.S. providing 40% of the effort, corresponding to
the 33% of the PMTs and 50% of the readout electronics

provided by the U.S.

.25 EE FTE for 06, then .1 EE FTE thereafter. Also, 1.0 ET FTE for
operations. \$10k low value for **Details of Estimate:**

miscellaneous consumables.

Estimate currently assigned to U. Chicago, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

859 0 0 859 706 0 153 0 6.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

Technician R 0 0 0 0 1760 1760 1760 1760 1760 1760

0 0 0 0 100.307 100.307 100.307 100.307 100.307 100.307

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 166 139 139 139 139 139

Page 70 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:08 AM

**WBS Number:** 3.4.1.2.2.1 **Description:** ANL

**Institution :** ANL **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 71 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:09 AM

**WBS Number:** 3.4.1.2.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

859 0 0 859 706 0 153 0 6.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

Technician R 0 0 0 0 1760 1760 1760 1760 1760 1760

0 0 0 0 100.307 100.307 100.307 100.307 100.307 100.307

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 166 139 139 139 139 139

Page 72 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:10 AM

**WBS Number:** 3.4.1.2.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 73 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:10 AM

**WBS Number:** 3.4.1.2.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 74 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:11 AM

**WBS Number:** 3.4.1.2.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 75 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:12 AM

**WBS Number:** 3.4.1.2.3 **Description:** Software Support

**Institution :** **Contact:**

2 FTE of professional software support will be provided for the Tilecal
system, with 50% coming from the U.S. These

programmers will provide and maintain the programs that interface the
Tile Calorimeter to the TDAQ system and those that do

monitoring and provide displays for hardware and data quality
evaluation.

1 FTE per year, with Half FTE for 06. Currently assigned 50/50 ANL/U.
Chicago for estimating purposes, **Details of Estimate:**

with actual distribution among collaborating institutions later

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1175 0 0 1175 826 0 156 193 6.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional R 0 0 0 0 1760 1760 1760 1760 1760 1760

0 0 0 0 137.674 137.674 137.674 137.674 137.674 137.674

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 12.0 12.0 12.0 12.0 12.0 12.0

Travel R 0.0 0.0 0.0 0.0 30.0 30.0 30.0 30.0 30.0 30.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 196 196 196 196 196 196

Page 76 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:12 AM

**WBS Number:** 3.4.1.2.3.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

682 0 0 682 525 0 156 0 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional R 0 0 0 0 880 880 880 880 880 880

0 0 0 0 87.521 87.521 87.521 87.521 87.521 87.521

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 114 114 114 114 114 114

Page 77 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:13 AM

**WBS Number:** 3.4.1.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

494 0 0 494 301 0 0 193 3.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional R 0 0 0 0 880 880 880 880 880 880

0 0 0 0 50.153 50.153 50.153 50.153 50.153 50.153

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 6.0 6.0 6.0 6.0 6.0 6.0

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 82 82 82 82 82 82

Page 78 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:14 AM

**WBS Number:** 3.4.1.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 79 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:15 AM

**WBS Number:** 3.4.1.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 80 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:15 AM

**WBS Number:** 3.4.1.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 81 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:16 AM

**WBS Number:** 3.4.1.2.4 **Description:** Physicist Support

**Institution :** **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

7584 0 0 7584 5914 0 1670 0 60.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 4400 4400 4400 4400 4400 4400 4400

0 0 0 330.606 330.606 330.606 330.606 330.606 330.606 330.606

Post Doc B/I 0 0 0 10560 8800 8800 8800 8800 8800 8800

0 0 0 447.447 369.56 369.56 369.56 369.56 369.56 369.56

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 25.5 19.5 19.5 19.5 19.5 19.5 19.5

Travel B/I 0.0 0.0 0.0 170.0 144.5 144.5 144.5 144.5 144.5 144.5

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 1187 1066 1066 1066 1066 1066 1066

Page 82 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:17 AM

**WBS Number:** 3.4.1.2.4.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1913 0 0 1913 1558 0 356 0 15.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 3520 1760 1760 1760 1760 1760 1760

0 0 0 155.774 77.887 77.887 77.887 77.887 77.887 77.887

Sr Research Scientist B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 133.521 133.521 133.521 133.521 133.521 133.521 133.521

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 6.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel B/I 0.0 0.0 0.0 51.0 34.0 34.0 34.0 34.0 34.0 34.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 362 259 259 259 259 259 259

Page 83 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:18 AM

**WBS Number:** 3.4.1.2.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1869 0 0 1869 1455 0 414 0 14.0 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 138.545 138.545 138.545 138.545 138.545 138.545 138.545

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 69.34 69.34 69.34 69.34 69.34 69.34 69.34

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 6.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel B/I 0.0 0.0 0.0 42.5 34.0 34.0 34.0 34.0 34.0 34.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 282 264 264 264 264 264 264

Page 84 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:18 AM

**WBS Number:** 3.4.1.2.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1350 0 0 1350 1028 0 321 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 880 880 880 880 880 880 880

0 0 0 63.187 63.187 63.187 63.187 63.187 63.187 63.187

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 83.719 83.719 83.719 83.719 83.719 83.719 83.719

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 193 193 193 193 193 193 193

Page 85 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:19 AM

**WBS Number:** 3.4.1.2.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1443 0 0 1443 1178 0 265 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 880 880 880 880 880 880 880

0 0 0 83.426 83.426 83.426 83.426 83.426 83.426 83.426

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 84.89 84.89 84.89 84.89 84.89 84.89 84.89

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 206 206 206 206 206 206 206

Page 86 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:20 AM

**WBS Number:** 3.4.1.2.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1009 0 0 1009 694 0 315 0 10.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Faculty B/I 0 0 0 880 880 880 880 880 880 880

0 0 0 45.448 45.448 45.448 45.448 45.448 45.448 45.448

Post Doc B/I 0 0 0 1760 1760 1760 1760 1760 1760 1760

0 0 0 53.724 53.724 53.724 53.724 53.724 53.724 53.724

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 4.5 4.5 4.5 4.5 4.5 4.5 4.5

Travel B/I 0.0 0.0 0.0 25.5 25.5 25.5 25.5 25.5 25.5 25.5

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 144 144 144 144 144 144 144

Page 87 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:21 AM

**WBS Number:** 3.4.1.3 **Description:** Maintenance (Beam-off)

**Institution :** **Contact:**

Includes all engineering, technical staff and materials to work on the
detector systems during planned shut down periods.

Includes schedule maintenance to systems that are not accessible during
run periods. Includes anticipated minor repair or

replacement activities. Includes all tooling, fixtures or test equipment
not included as part of operations scope.

Maintenance time estimated to be 2.5 months per year. Additional work
estimated for FY06 due to **Details of Estimate:**

anticipated startup issues.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1301 0 0 1301 646 76 421 158 5.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 940 740 740 740 740 740

0 0 0 0 48.359 40.827 40.827 40.827 40.827 40.827

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 6.0 27.0 27.0 27.0 27.0 72.0 27.0

Travel R 0.0 0.0 0.0 4.3 38.3 34.3 34.3 34.3 34.3 34.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 46 248 188 188 188 256 188

Page 88 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:23 AM

**WBS Number:** 3.4.1.3.1 **Description:** Mechanical Support

**Institution :** **Contact:**

Two phases of the annual shutdown period are identified which require
mechanical support. The first is at the beginning and

end when the endcaps, including the Tile extended barrel calorimeters,
will be moved approximately 3 meters axially aware from

the barrel systems to permit access during the shutdown. Tile mechanical
personnel will be needed to assist in the movement

and to make needed connections and disconnections of the Tile
calorimeters. Second, between the movements of the endcaps,

mechanical support will be needed for the calibration and maintenance
work that will be on the Tile calorimeter during the

shutdown. The U.S. will supply the main effort for interaction with the
endcap movement system and a fraction of that required

for working with other systems. The total team estimated for these tasks
is 4 FTE technicians during the approximately quarter of

each year when this work will proceed. The U.S. will supply 30% of this
effort. 9 months of mechanical engineering will be

provided in the first shutdown year and 4 months in later years, of
which the U.S. will provide 1/3.

.25 ME FTE for 06, then .1 ME FTE thereafter. Also, .5 MT FTE, with .25
MT FTE thereafter. \$10k low value **Details of Estimate:**

for miscellaneous consumables.

Estimate currently assigned to ANL, but actual distribution to be
determined later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

564 0 0 564 308 23 183 49 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 540 540 540 540 540 540

0 0 0 0 33.294 33.294 33.294 33.294 33.294 33.294

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 13.0 13.0 13.0 13.0 13.0 13.0

Travel R 0.0 0.0 0.0 0.0 18.0 18.0 18.0 18.0 18.0 18.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 4 115 89 89 89 89 89

Page 89 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:24 AM

**WBS Number:** 3.4.1.3.1.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

491 0 0 491 308 0 183 0 2.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Mechanical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 43.761 17.504 17.504 17.504 17.504 17.504

Technician R 0 0 0 0 440 440 440 440 440 440

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 10.0 10.0 10.0 10.0 10.0 10.0

Travel R 0.0 0.0 0.0 0.0 15.0 15.0 15.0 15.0 15.0 15.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 104 78 78 78 78 78

Page 90 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:25 AM

**WBS Number:** 3.4.1.3.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 91 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:26 AM

**WBS Number:** 3.4.1.3.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 92 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:26 AM

**WBS Number:** 3.4.1.3.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

72 0 0 72 0 23 0 49 0.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician R 0 0 0 0 100 100 100 100 100 100

0 0 0 0 3.825 3.825 3.825 3.825 3.825 3.825

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 4 11 11 11 11 11 11

Page 93 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:27 AM

**WBS Number:** 3.4.1.3.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 94 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:28 AM

**WBS Number:** 3.4.1.3.2 **Description:** Electrical Support

**Institution :** **Contact:**

Shutdown periods will be the main opportunity to access electronics and
to replace malfunctioning parts. The heavy work of

accessing drawers and other electronics locations will be mechanical, so
a smaller amount of technical effort is provided for

electronics during the shutdown period, although the total electronics
effort year round is larger than that for mechanical work.

The Tile system group will provide 2 FTE electronics effort (technician
plus engineer) during the 3 month shutdown, of which half

will come from the U.S.

.25 EE FTE for 06, then .1 EE FTE thereafter. Also, .5 ET FTE for
operations. \$50k high value for **Details of Estimate:**

miscellaneous consumables and spares.

Estimate currently applied to U. Chicago, but may be apportioned to
other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

442 0 0 442 104 53 176 109 1.5 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

Technician R 0 0 0 0 400 200 200 200 200 200

0 0 0 0 15.065 7.533 7.533 7.533 7.533 7.533

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 11.0 11.0 11.0 11.0 56.0 11.0

Travel R 0.0 0.0 0.0 0.0 16.0 12.0 12.0 12.0 12.0 12.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 91 56 56 56 125 56

Page 95 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:29 AM

**WBS Number:** 3.4.1.3.2.1 **Description:** ANL

**Institution :** ANL **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 96 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:29 AM

**WBS Number:** 3.4.1.3.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

280 0 0 280 104 0 176 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Electrical Engineer R 0 0 0 0 440 176 176 176 176 176

0 0 0 0 34.636 13.854 13.854 13.854 13.854 13.854

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 5.0 5.0 5.0 5.0 50.0 5.0

Travel R 0.0 0.0 0.0 0.0 10.0 6.0 6.0 6.0 6.0 6.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 58 31 31 31 100 31

Page 97 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:30 AM

**WBS Number:** 3.4.1.3.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

86 0 0 86 0 31 0 55 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician R 0 0 0 0 200 100 100 100 100 100

0 0 0 0 8.96 4.48 4.48 4.48 4.48 4.48

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 18 14 14 14 14 14

Page 98 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:31 AM

**WBS Number:** 3.4.1.3.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 99 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:32 AM

**WBS Number:** 3.4.1.3.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

75 0 0 75 0 21 0 54 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician R 0 0 0 0 200 100 100 100 100 100

0 0 0 0 6.105 3.053 3.053 3.053 3.053 3.053

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 0 15 12 12 12 12 12

Page 100 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:32 AM

**WBS Number:** 3.4.1.3.3 **Description:** Software Support

**Institution :** **Contact:**

1.0 FTE assigned to operations (beam on) estimate. However, estimate may
be apportioned to this WBS **Details of Estimate:**

and other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

Page 101 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:33 AM

**WBS Number:** 3.4.1.3.3.1 **Description:** ANL

**Institution :** ANL **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 102 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:34 AM

**WBS Number:** 3.4.1.3.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 103 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:34 AM

**WBS Number:** 3.4.1.3.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 104 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:35 AM

**WBS Number:** 3.4.1.3.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 105 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:36 AM

**WBS Number:** 3.4.1.3.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 106 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:36 AM

**WBS Number:** 3.4.1.3.4 **Description:** Physicist Support

**Institution :** **Contact:**

.25 FTE per year for coordination, planning, and oversight. \$3k low
value for miscellaneous consumables. **Details of Estimate:**

Currently assigned to ANL. However, this estimate may be apportioned to
other institutions later.

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

296 0 0 296 234 0 62 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 4.3 4.3 4.3 4.3 4.3 4.3 4.3

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 42 42 42 42 42 42 42

Page 107 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:37 AM

**WBS Number:** 3.4.1.3.4.1 **Description:** ANL

**Institution :** ANL **Contact:**

**U.S. ATLAS % share of activity:** 21.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

296 0 0 296 234 0 62 0 1.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Sr Research Scientist B/I 0 0 0 440 440 440 440 440 440 440

0 0 0 33.38 33.38 33.38 33.38 33.38 33.38 33.38

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 0.0 0.0 3.0 3.0 3.0 3.0 3.0 3.0 3.0

Travel R 0.0 0.0 0.0 4.3 4.3 4.3 4.3 4.3 4.3 4.3

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 42 42 42 42 42 42 42

Page 108 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:38 AM

**WBS Number:** 3.4.1.3.4.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 109 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:39 AM

**WBS Number:** 3.4.1.3.4.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 110 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:39 AM

**WBS Number:** 3.4.1.3.4.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 111 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:40 AM

**WBS Number:** 3.4.1.3.4.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

0 0 0 0 0 0 0 0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 112 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:41 AM

**WBS Number:** 3.4.2 **Description:** Calibration & Monitoring

**Institution :** **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate **Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

2777 0 0 2777 1496 510 621 149 24.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 2640 5280 5280 5280 5280 5280 5280

0 0 0 111.862 223.724 223.724 223.724 223.724 223.724 223.724

Computer Professional MR 0 80 80 0 0 0 0 0 0 0

0 7.956 7.956 0 0 0 0 0 0 0

Technician MR 0 440 220 0 0 0 0 0 0 0

0 16.572 9.856 0 0 0 0 0 0 0

Computer Professional R 0 220 220 300 0 0 0 0 0 0

0 21.88 21.88 29.837 0 0 0 0 0 0

Gen Lab R 0 1113 880 0 0 0 0 0 0 0

0 38.232 28.116 0 0 0 0 0 0 0

Mechanical Engineer R 0 170 170 170 0 0 0 0 0 0

0 16.908 16.908 16.908 0 0 0 0 0 0

Technician R 0 220 660 1760 440 440 440 440 440 440

0 14.735 39.812 87.95 29.469 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 3.2 10.0 10.0 10.0 10.0 10.0 10.0

Travel B/I 0.0 0.0 0.0 22.1 57.8 54.8 57.8 57.8 57.8 57.8

Other MR 0.0 7.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Page 113 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:42 AM

Travel MR 0.0 10.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 8.0 12.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 10.0 23.0 35.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 163 180 348 348 345 348 348 348 348

Page 114 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:42 AM

**WBS Number:** 3.4.2.1 **Description:** Pre-Operations

**Institution :** **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. This task covers pre-operational calibration by the

Tile calibration systems (Cs source, laser flasher, and charge injection
systems) and also calibration of a sample of the modules

in

a test beam. The work involves operation of the hydraulically driven Cs
system, including connections and disconnections of the

system from modules to be tested, operation of the other calibration
systems, maintenance and updates of the module handling

system in the test beam, and maintenance and operation of the testbeam
readout systems. A total of 4 FTE of technician effort

will be required, with 25% provided by the U.S.

Physicist estimate **Basis of Estimate:**

Monitoring and Calibration function will be required during half of 2005
as commissioning begins and **Details of Estimate:**

continuing to beginning of operations in 7/06. Level of effort is
estimated to be half that of operations

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

543 0 0 543 42 333 18 149 3.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 80 80 0 0 0 0 0 0 0

0 7.956 7.956 0 0 0 0 0 0 0

Technician MR 0 440 220 0 0 0 0 0 0 0

0 16.572 9.856 0 0 0 0 0 0 0

Computer Professional R 0 220 220 300 0 0 0 0 0 0

0 21.88 21.88 29.837 0 0 0 0 0 0

Gen Lab R 0 1113 880 0 0 0 0 0 0 0

0 38.232 28.116 0 0 0 0 0 0 0

Mechanical Engineer R 0 170 170 170 0 0 0 0 0 0

0 16.908 16.908 16.908 0 0 0 0 0 0

Technician R 0 220 660 1760 0 0 0 0 0 0

0 14.735 39.812 87.95 0 0 0 0 0 0

Page 115 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:42 AM

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

Other MR 0.0 7.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 10.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 8.0 12.0 13.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 10.0 23.0 35.0 0.0 0.0 0.0 0.0 0.0 0.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 163 180 200 0 0 0 0 0 0

Page 116 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:43 AM

**WBS Number:** 3.4.2.1.1 **Description:** ANL

**Institution :** ANL **Contact:**

Physicist estimate **Basis of Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

281 0 0 281 0 212 0 69 1.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Computer Professional MR 0 80 80 0 0 0 0 0 0 0

0 7.956 7.956 0 0 0 0 0 0 0

Computer Professional R 0 220 220 300 0 0 0 0 0 0

0 21.88 21.88 29.837 0 0 0 0 0 0

Gen Lab R 0 220 220 0 0 0 0 0 0 0

0 6.248 6.248 0 0 0 0 0 0 0

Mechanical Engineer R 0 170 170 170 0 0 0 0 0 0

0 16.908 16.908 16.908 0 0 0 0 0 0

Technician R 0 220 220 440 0 0 0 0 0 0

0 14.735 14.735 29.469 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 4.0 6.0 6.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 10.0 12.0 12.0 0.0 0.0 0.0 0.0 0.0 0.0

Page 117 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:44 AM

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 92 90 98 0 0 0 0 0 0

Page 118 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:44 AM

**WBS Number:** 3.4.2.1.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

Physicist estimate **Basis of Estimate:**

Half FTE for a post doc, half time during commissioning **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

100 0 0 100 0 69 0 31 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab R 0 440 0 0 0 0 0 0 0 0

0 19.119 0 0 0 0 0 0 0 0

Technician R 0 0 440 440 0 0 0 0 0 0

0 0 25.077 25.077 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 7.0 7.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 22 39 39 0 0 0 0 0 0

Page 119 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:44 AM

**WBS Number:** 3.4.2.1.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

Physicist estimate **Basis of Estimate:**

Half FTE for a post doc, half time during commissioning **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

53 0 0 53 0 30 0 23 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 220 220 0 0 0 0 0 0 0

0 9.856 9.856 0 0 0 0 0 0 0

Technician R 0 0 0 220 0 0 0 0 0 0

0 0 0 9.856 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 1.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 0.0 1.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 120 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:45 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 18 18 18 0 0 0 0 0 0

Page 121 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:45 AM

**WBS Number:** 3.4.2.1.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

Physicist estimate **Basis of Estimate:**

Half FTE for a post doc, half time during commissioning **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

60 0 0 60 42 0 18 0 0.8 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Gen Lab R 0 453 440 0 0 0 0 0 0 0

0 12.865 12.496 0 0 0 0 0 0 0

Technician R 0 0 0 440 0 0 0 0 0 0

0 0 0 16.832 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 2.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 0.0 8.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 15 15 29 0 0 0 0 0 0

Page 122 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:46 AM

**WBS Number:** 3.4.2.1.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

50 0 0 50 0 23 0 27 0.4 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Technician MR 0 220 0 0 0 0 0 0 0 0

0 6.716 0 0 0 0 0 0 0 0

Gen Lab R 0 0 220 0 0 0 0 0 0 0

0 0 9.372 0 0 0 0 0 0 0

Technician R 0 0 0 220 0 0 0 0 0 0

0 0 0 6.716 0 0 0 0 0 0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other MR 0.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel MR 0.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0 0.0

Other R 0.0 0.0 2.0 2.0 0.0 0.0 0.0 0.0 0.0 0.0

Travel R 0.0 0.0 4.0 4.0 0.0 0.0 0.0 0.0 0.0 0.0

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

Page 123 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:47 AM

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 16 18 16 0 0 0 0 0 0

Page 124 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:47 AM

**WBS Number:** 3.4.2.2 **Description:** Operations (Beam-on)

**Institution :** **Contact:**

Special calibration data will be taken during ATLAS data taking periods,
using the 3 special calibration systems of Tilecal. Routing

operation of the calibration systems will be provided by 1 FTE of
technical effort, of which the U.S. will provide 25%. Analysis

and interpretation of the data will be done by postdocs and other
physicists.

Physicist estimate **Basis of Estimate:**

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

1770 0 0 1770 1163 177 430 0 17.1 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 2112 4224 4224 4224 4224 4224 4224

0 0 0 89.49 178.98 178.98 178.98 178.98 178.98 178.98

Technician R 0 0 0 0 440 440 440 440 440 440

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 3.2 8.0 8.0 8.0 8.0 8.0 8.0

Travel B/I 0.0 0.0 0.0 13.6 40.8 37.8 40.8 40.8 40.8 40.8

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 114 277 273 277 277 277 277

Page 125 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:48 AM

**WBS Number:** 3.4.2.2.1 **Description:** ANL

**Institution :** ANL **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate **Basis of Estimate:**

80% of annual staffing level of one FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

698 0 0 698 405 177 116 0 6.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 704 1408 1408 1408 1408 1408 1408

0 0 0 31.155 62.31 62.31 62.31 62.31 62.31 62.31

Technician R 0 0 0 0 440 440 440 440 440 440

0 0 0 0 29.469 29.469 29.469 29.469 29.469 29.469

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 1.6 1.6 1.6 1.6 1.6 1.6

Travel B/I 0.0 0.0 0.0 0.0 13.6 13.6 13.6 13.6 13.6 13.6

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 31 111 111 111 111 111 111

Page 126 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:49 AM

**WBS Number:** 3.4.2.2.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate **Basis of Estimate:**

80% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

264 0 0 264 180 0 84 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704

0 0 0 13.868 27.736 27.736 27.736 27.736 27.736 27.736

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 20 41 41 41 41 41 41

Page 127 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:50 AM

**WBS Number:** 3.4.2.2.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate **Basis of Estimate:**

80% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

301 0 0 301 218 0 84 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704

0 0 0 16.744 33.488 33.488 33.488 33.488 33.488 33.488

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 23 46 46 46 46 46 46

Page 128 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:50 AM

**WBS Number:** 3.4.2.2.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device.

Physicist estimate **Basis of Estimate:**

80% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

286 0 0 286 221 0 65 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704

0 0 0 16.978 33.956 33.956 33.956 33.956 33.956 33.956

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6

Travel B/I 0.0 0.0 0.0 3.4 6.8 3.8 6.8 6.8 6.8 6.8

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 22 45 41 45 45 45 45

Page 129 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:51 AM

**WBS Number:** 3.4.2.2.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

222 0 0 222 140 0 82 0 2.6 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 352 704 704 704 704 704 704

0 0 0 10.745 21.49 21.49 21.49 21.49 21.49 21.49

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.8 1.6 1.6 1.6 1.6 1.6 1.6

Travel B/I 0.0 0.0 0.0 3.4 6.8 6.8 6.8 6.8 6.8 6.8

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 17 34 34 34 34 34 34

Page 130 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:52 AM

**WBS Number:** 3.4.2.3 **Description:** Maintenance (Beam-off)

**Institution :** **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for restart.

Physicist estimate **Basis of Estimate:**

Maintenance is estimated to be 2.5 months per year. Staffing will be
level for the year, so maintenance is **Details of Estimate:**

20%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

465 0 0 465 291 0 174 0 3.9 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 528 1056 1056 1056 1056 1056 1056

0 0 0 22.372 44.744 44.744 44.744 44.744 44.744 44.744

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 2.0 2.0 2.0 2.0 2.0 2.0

Travel B/I 0.0 0.0 0.0 8.5 17.0 17.0 17.0 17.0 17.0 17.0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 34 72 72 72 72 72 72

Page 131 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:53 AM

**WBS Number:** 3.4.2.3.1 **Description:** ANL

**Institution :** ANL **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for restart.

Physicist estimate **Basis of Estimate:**

20% of annual staffing level of one FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

132 0 0 132 101 0 31 0 1.3 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 176 352 352 352 352 352 352

0 0 0 7.789 15.577 15.577 15.577 15.577 15.577 15.577

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 10 20 20 20 20 20 20

Page 132 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:54 AM

**WBS Number:** 3.4.2.3.2 **Description:** U.Chicago

**Institution :** U. of Chicago **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for restart.

Physicist estimate **Basis of Estimate:**

20% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

83 0 0 83 45 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176

0 0 0 3.467 6.934 6.934 6.934 6.934 6.934 6.934

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 6 13 13 13 13 13 13

Page 133 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:54 AM

**WBS Number:** 3.4.2.3.3 **Description:** U. Illinois

**Institution :** U of Illlinois, Urbana-Champaign **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for restart.

20% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

92 0 0 92 54 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176

0 0 0 4.186 8.372 8.372 8.372 8.372 8.372 8.372

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 7 14 14 14 14 14 14

Page 134 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:55 AM

**WBS Number:** 3.4.2.3.4 **Description:** MSU

**Institution :** Michigan State University **Contact:**

Includes all scientific and technical staff to perform the calibration
of the phototubes and electronics, maintain the database of

these constants, and monitor the voltages and temperatures of the
device. Includes troubleshooting and checkout for restart.

20% of annual staffing level of half FTE post doc **Details of
Estimate:**

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

86 0 0 86 55 0 31 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176

0 0 0 4.244 8.489 8.489 8.489 8.489 8.489 8.489

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 6 13 13 13 13 13 13

Page 135 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:56 AM

**WBS Number:** 3.4.2.3.5 **Description:** UTA

**Institution :** University of Texas at Arlington **Contact:** Not
available

**U.S. ATLAS % share of activity:** 25.00%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

72 0 0 72 35 0 37 0 0.7 0.0

**FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08** **FY 09**
**FY 10** **FY 11** **FY 12**

**MANPOWER** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)** **(hrs)**
**(hrs)** **(hrs)** **(hrs)** **(hrs)**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Post Doc B/I 0 0 0 88 176 176 176 176 176 176

0 0 0 2.686 5.372 5.372 5.372 5.372 5.372 5.372

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other B/I 0.0 0.0 0.0 0.0 0.4 0.4 0.4 0.4 0.4 0.4

Travel B/I 0.0 0.0 0.0 1.7 3.4 3.4 3.4 3.4 3.4 3.4

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 0 0 5 11 11 11 11 11 11

Page 136 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:57 AM

**WBS Number:** 3.4.3 **Description:** Tilecal System Common Costs

**Institution :** **Contact:**

Common cost represent M&O costs associated with the Tile Calorimeter
System and shared between the participating

collaborators. Including maintenance cost related to special gases,
power supplies. Includes UPS maintenance, Coolant

consumption, electronic maintenance and any overall special detector
maintenance and telecommunication cost.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, September **Details of Estimate:**

18, 2000 Draft 8.1. Current split is 50/50

**U.S. ATLAS % share of activity:** 21.40%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

839 0 0 839 0 0 839 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 18.8 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 21 21 19 123 133 132 131 131 131

Page 137 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:58 AM

**WBS Number:** 3.4.3.1 **Description:** Operations

**Institution :** **Contact:**

Common cost associated with the Extended Barrel System and shared
between the participating collaborators. Costs are divided

between ANL and U.Chicago for DOE/NSF split. Actual split and
participation of other institutions will be determined later. The

sum is the significant number.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, September **Details of Estimate:**

18, 2000 Draft 8.1. Current split is 50/51

**U.S. ATLAS % share of activity:** 21.40%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

839 0 0 839 0 0 839 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 18.8 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 21 21 19 123 133 132 131 131 131

Page 138 of 139

U.S. ATLAS M&O Estimate Cost 2/2/2004 10:26:58 AM

**WBS Number:** 3.4.3.1.1 **Description:** ANL

**Institution :** ANL **Contact:**

Common cost associated with the Extended Barrel System and shared
between the participating collaborators. Costs are divided

between ANL and U.Chicago for DOE/NSF split. Actual split and
participation of other institutions will be determined later. The

sum is the significant number.

Costs derived from ATLAS M&O.xls and sharing percentage published in
ATLAS ARN 5-00, September **Details of Estimate:**

18, 2000 Draft 8.1. Current split is 50/52

**U.S. ATLAS % share of activity:** 21.40%

**Base** **Cont** **Total** **EDIA** **Mfg** **EDIA** **Mfg** **FTEs**
**FTEs**

**Cost** **Cost** **Cost** **Cont** **Cost** **Labor** **Labor**
**Matls** **Matls** **All** **Other**

**Summary:** **(k\$)** **(k\$)** **%** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)**

**(All)**

839 0 0 839 0 0 839 0 0.0 0.0

**MATERIAL** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

Other R 0.0 18.8 18.8 17.0 111.6 120.5 119.6 118.8 118.8 118.8

***Risk*** ***Weight***

**CONTINGENCY** **Cont %**

**FACTORS:** **Technical** **C o s t** **Schedule** **Des i gn**
**Technical** **C o s t** **Schedule**

0 0 0 0 0 0 0 0

**PROFILE** **FY 03** **FY 04** **FY 05** **FY 06** **FY 07** **FY 08**
**FY 09** **FY 10** **FY 11** **FY 12**

**SUMMARY:** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)** **(k\$)**
**(k\$)** **(k\$)** **(k\$)** **(k\$)**

0 21 21 19 123 133 132 131 131 131

Page 139 of 139