# SWSI Development Meeting Notes

Meeting Date: August 20, 2002

Time: 10:00 AM

Place: Goddard Corporate Park (GCP), rm. A2A04/05

**[Attendees:]{.underline}** Cathy Chang, Sergey Nikhinson, Jerry
Rauser, Harshna Sampat, and Tom Sardella

**[Action Items Responses:]{.underline}**

1.  Action Item #79 -- (Check on CCB's status of the SWSI SRD) -- Tom
    noted that this AI needs to be finalized. Tom is aware that Jerry
    and Joe have had discussions with Reginald Brooks, but he will look
    into this matter himself.

2.  Action Item #81 response -- (Begin work on High Availability (HA)
    and find out what is required for HA software) -- nothing reported.

3.  Action Item #88 response -- (Integrate the RAID Arrays into the
    backend server configuration) -- nothing reported.

4.  Action Item #90 response -- (Remove Development Suites on the I&T
    Hosts) -- nothing reported.

5.  Action Item #96 response -- (Initiate coordination meetings with WSC
    personnel for SWSI transition efforts) -- Tom is to provide Jerry
    with comments to his draft agenda so that Jerry can setup future
    meetings with WSC personnel.

6.  Action Item #97 response -- (Provide band-width requirements) -- Tom
    reported that he has to look into this matter. Harshna noted to the
    group that in a previous discussion with John Russell that WSC
    requires this type of information.

7.  Action Item #100 response -- (Install Redhat LINUX 7.2 and 7.3.) --
    **This Action Items has been Closed**.

**[Open Discussion (1):]{.underline}**

-   Tom asked about the status on the newer workstations (BLADES).
    Harshna said that Alan has got Oracle running on both BLADES. Alan
    is to take scripts from CVS and put on these systems. Scott is
    working on getting RAID to work for the fail-over scenario.

-   Shipping SWSI -- Tom talked about the schedule slips and noted
    concerns about the current shipping date of September 19. Jerry told
    Tom that there is a possibility that we can ship along with the
    ANCC-backup systems shipment date of early to mid-October. Jerry is
    to check with Cathy Barclay to find out if they have a firm date on
    their system's shipment date.

-   Harshna and Tom both agreed that we should keep a hold on the
    February 1, 2003 SWSI transition date. If DAS continues to slip,
    SWSI will transition as scheduled, and a later SWSI Release will
    have to be implemented to support DAS.

-   Tom made it known that we need to press on with work on the BLADE
    systems, and that we need to free up some more time for Scott and
    Alan to get things accomplished.

**[Bugs:]{.underline}**

-   **Bug #199 --** (Develop Schedule request purging design) -- Need a
    sample run script for Harshna to run this Bug (this Bug has
    reassigned to Harshna). Tom suggested to check run scripts as
    'Samples'. Harshna is to do the run script, and Tom will run on
    CHUCKIE to run off of GCMRs.

-   **Bug #219 --** (Logging of UPDs on Client) -- Nothing reported.

-   **Bug #286 --** (Automatic storage on Client workstation of Active
    Schedule) -- Sergey reported that he is almost done with this Bug.

-   **Bug #304 --** (Unable to print summary displays) -- Harshna is to
    work with Cathy. Harshna is to remove her comment (#17, which
    references Bug #286) from this Bug (304) and transfer it to Bug
    #286.

-   **Bug #286/304 --** Harshna is to finalize the common objects to
    support bug #304.

-   **Bug #374 --** (Response messages missing Request Status Code) --
    Tom needs comments from Cathy and Sergey on this Bug. Changes need
    to be made with the DAS/SWSI ICD and to SWSI.

-   **Bug #387 --** (Unable to Request Playback Service -- invalid
    reference ID) -- Need to address differences between DAS and SWSI's
    versions of the ICD. Tom is to check on what version is the most
    current or correct one to reference.

-   **Bug #384 --** (Purge Active Events tool needed) -- Harshna
    suggested to use C-Shell as a tool to call sql script to call stored
    procedures for purging other (non-schedule request types) elements
    of SWSI database.

-   **Bug #398 --** (Database Missing Playback_Request_V Table) -- Tom
    suggested to close this Bug; but, we are to keep and eye out for any
    future problems which ay arise.

-   **Bug #406 --** (SSC List in SSC panel not in alphanumeric order) --
    Cathy to work with Gerry; if an easy fix, Cathy will work this Bug
    and update Bugzilla. Cathy will re-order the SUPIDENs.

-   **Bug #407 --** (SUPIDEN List in Create SAR panel not in order) --
    This Bug has been fixed.

**[Open Discussion (2):]{.underline}**

-   Sergey reported problems getting broken pipes while testing with DAS
    interface. He noted that he is not overloading DAS (very few
    messages being sent).

-   Tom would like to have a new Patch Release 11 by next week
    (08/26-08/30) to include most of the Bugs listed above, i.e., \#
    304, #286, #374, #199, and #219.

-   DAS Testing Approach -- Tom stated that Tom Gitlin would like to
    become more knowledgeable of how we are testing with DAS. Mr. Gitlin
    would like to see the test in person to get a good feel of the steps
    being taken.

**[Action Items:]{.underline}**

+---+----+---------------------------+--------+-----+----------------+
| A | #  | # Action                  | ## Re  | #   | Status/        |
| c | Da |                           | sponsi | Due |                |
| t | te |                           | bility |     | Disposition    |
| i |    |                           |        | D   |                |
| o |    |                           |        | ate |                |
| n |    |                           |        |     |                |
|   |    |                           |        |     |                |
| I |    |                           |        |     |                |
| t |    |                           |        |     |                |
| e |    |                           |        |     |                |
| m |    |                           |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 7 | 09 | # Check on CCB's          | #      | 09  | ### Open       |
| 9 | /2 |  status of the SWSI SRD.  | Jerry  | /03 |                |
|   | 5/ |                           | Rauser | /02 |                |
|   | 01 |                           |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 8 | 11 | # Begin w                 | # Sc   | 09  | ### Open       |
| 1 | /0 | ork on High Availability  | ott Ro | /03 |                |
|   | 6/ | (HA) and find out what is | binson | /02 |                |
|   | 01 |  required for HA software |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 8 | 03 | # Integrate the           | # Sc   | 09  | Open           |
| 8 | /2 | RAID arrays into the back | ott Ro | /03 |                |
|   | 6/ | end server configuration. | binson | /02 |                |
|   | 02 |                           |        |     |                |
|   |    |                           | # A    |     |                |
|   |    |                           | lan Zi |     |                |
|   |    |                           | nkgraf |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 9 | 03 | # Remove Development      | # Sc   | 09  | Open           |
| 0 | /2 |  Suites on the I&T Hosts. | ott Ro | /03 |                |
|   | 6/ |                           | binson | /02 |                |
|   | 02 |                           |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 9 | 05 | # In                      | #      | 09  | Open           |
| 6 | /0 | itiate coordination meeti | Jerry  | /03 |                |
|   | 7/ | ngs with WSC personnel fo | Rauser | /02 |                |
|   | 02 | r SWSI transition efforts |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 9 | 05 | # Provid                  | #      | 09  | Open           |
| 7 | /2 | e band-width requirements | Tom Sa | /03 |                |
|   | 8/ |                           | rdella | /02 |                |
|   | 02 |                           |        |     |                |
+---+----+---------------------------+--------+-----+----------------+
| 1 | 07 | # Update and make         | # Alan | 09  | Open           |
| 0 | /3 |  required corrections to  |  Zinkg | /03 |                |
| 1 | 0/ | the SWSI database schema. | raf Ha | /02 |                |
|   | 02 |                           | rshna  |     |                |
|   |    |                           | Sampat |     |                |
+---+----+---------------------------+--------+-----+----------------+