NOTE: This document is a compilation of asbestos abatement work
performed during the past twelve months and is provided as [information
only]{.underline}. All asbestos abatement work will be ordered as IDIQ.

**SUBJECT:** MARCH 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4566**-3/1\--CONTAINMENT REMOVAL AND FINAL CLEAN-UP FOR
THE REMOVAL OF APPROXIMATELY 17, 500 SQU. FT. OF FLOOR TILE IN OFFICES
THROUGHOUT THE BUILDING IN SUPPORT OF APPENDIX B\--WORK COMPLETED.

2\. **BUILDING 4549**-3/2 THRU 3/29\--STARTED CONSTRUCTING CONTAINMENT
AROUND (6) ABANDONED D. I. WATER TANKS IN PREPARATION FOR ABATING
APPROXIMATELY 12,000 SQU. FT. OF SURFACE INSULATION IN SUPPORT OF
AE01\--E.C.D. IS MAY, 1996.

3\. **BUILDING 4481**-3/7 (OVERTIME)\--TOOK ASBESTOS SAMPLES ABOVE THE
CEILINGS OF SEVERAL OFFICES IN SUPPORT OF E.D.S.\--WORK COMPLETED.

4\. **BUILDING 4696**-3/15\--REPLACED ASBESTOS WARNING SIGNS THROUGHOUT
THE BUILDING\--WORK COMPLETED.

-   THERE WAS ONE SITE INSPECTION CONDUCTED BY A.D.E.M. PERSONNEL ON
    MARCH 25TH.

**SUBJECT:** APRIL 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4549**-4/1 THRU 4/30\--STARTED ABATING (6) ABANDONED D.
I. WATER TANKS THAT CONTAINS APPROXIMATELY 12,000 SQU. FT. OF SURFACE
INSULATION IN SUPPORT OF AE01\--E.C.D. IS MAY, 1996.

2\. **BUILDING 4650**-4/2 (OVERTIME)\--BORE HOLES IN TRANSITE SIDING IN
SUPPORT OF APPENDIX B\--WORK COMPLETED.

3\. **BUILDING 4747**-4/4 (OVERTIME)\--REMOVED AN UNREPORTABLE AMOUNT OF
ASBESTOS CONTAINING PIPE INSULATION AND FLOOR TILE IN SUPPORT OF
TELEDYNE-BROWN ENGINEERING\--WORK COMPLETED.

4\. **BUILDING 4696**-4/9\--INSPECTED UNDER FLOOR AND ALSO FLOOR TILE
FOR ASBESTOS CONTENT AS WELL AS REMOVED SOME ASBESTOS CONTAINING DEBRIS
IN SUPPORT OF APPENDIX B\--WORK COMPLETED.

5\. **BUILDING 4202**-4/9 (OVERTIME)\--REMOVED APPROXIMATELY 30 FT. OF
PIPE INSULATION IN SUPPORT OF ENVIRONMENTAL HEALTH\--WORK COMPLETED.

6\. **BUILDING 4487**-4/10\--REMOVED AN UNREPORTABLE AMOUNT OF PIPE
INSULATION IN SUPPORT OF APPENDIX B\--WORK COMPLETED.

7\. **BUILDING 4481**-4/16 (OVERTIME)\--REMOVED AN UNREPORTABLE AMOUNT
OF ASBESTOS CONTAINING DEBRIS ABOVE THE CEILINGS OF SEVERAL ROOMS IN
SUPPORT OF AB22\--WORK COMPLETED.

8\. **BUILDING 4487**-4/19\--REMOVED AN UNREPORTABLE AMOUNT OF FLOOR
TILE IN SUPPORT OF APPENDIX A\--WORK COMPLETED.

9\. **BUILDING 4207**-4/27 (OVERTIME)\--REMOVED AN UNREPORTABLE AMOUNT
OF ASBESTOS CONTAINING PIPE INSULATION IN SUPPORT OF APPENDIX B\--WORK
COMPLETED.

10\. **BUILDING 4708**-4/29\--REMOVED TO LANDFILL A DOOR CONTAINING
ASBESTOS INSULATION\--WORK COMPLETED.

-   THERE WAS ONE SITE INSPECTION CONDUCTED BY A.D.E.M. PERSONNEL ON
    APRIL 23RD.

**SUBJECT:** MAY 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4549**-5/1 THRU 5/22\--COMPLETED ABATING (6) ABANDONED D.
I. WATER TANKS THAT CONTAINED APPROXIMATELY 12,000 SQU. FT. OF SURFACE
INSULATION IN SUPPORT OF AE01\--WORK COMPLETED.

2\. **BUILDING 4487**-5/1 THRU 5/31\--SET UP CONTAINMENT AND STARTED
ABATING APPROXIMATELY 400 SQ. FT. OF SURFACE INSULATION AND 150 LIN. FT.
OF PIPE INSULATION IN SUPPORT OF AB23\--E.C.D. IS LATE JUNE.

3\. **M-1 YARD**-5/3\--TRANSPORTED TO RSA LANDFILL (32) ASBESTOS
CONTAINING TABLE TOPS IN SUPPORT OF APPENDIX A\--WORK COMPLETED.

4\. **BUILDING 4207**-5/8 (OVERTIME)\--REMOVED AN UNREPORTABLE AMOUNT OF
ASBESTOS CONTAINING DEBRIS IN SUPPORT OF COF CONTRACTOR\--WORK
COMPLETED.

5\. **BUILDING 4487**-5/14\--REMOVED AN UNREPORTABLE AMOUNT OF ASBESTOS
CONTAINING DEBRIS FROM A & B WING TUNNELS IN SUPPORT OF APPENDIX
B\--WORK COMPLETED.

6\. **BUILDING 4619**-5/22 (OVERTIME)\--REMOVED AND REPLACED A TRANSITE
PANEL IN SUPPORT OF T.B.E.\--WORK COMPLETED.

7.  **BUILDING 4707**-5/28 (OVERTIME)\--BORE (6) HOLES IN A SECTION OF
    TRANSITESIDING IN SUPPORT OF APPENDIX B\--WORK COMPLETED.

-   THERE WAS ONE SITE INSPECTION CONDUCTED BY A.D.E.M. PERSONNEL ON MAY
    31ST.

**SUBJECT:** JUNE 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4487**-6/1 THRU 6/25\--SET UP CONTAINMENT AND STARTED
ABATING APPROXIMATELY 400 SQU. FT. OF SURFACE INSULATION AND 150 LIN.
FT. OF PIPE INSULATION IN SUPPORT OF AB23\--WORK COMPLETED.

2\. **BUILDING 4650**-6/5\--REMOVED A NON-REPORTABLE AMOUNT OF ASBESTOS
CONTAINING DEBRIS IN SUPPORT OF APPENDIX A\--WORK COMPLETED.

3\. **BUILDING 4707**-6/11\--REMOVED A NON-REPORTABLE AMOUNT OF ASBESTOS
CONTAINING DEBRIS IN SUPPORT OF APPENDIX A\--WORK COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF JUNE.

**SUBJECT:** JULY 1996 ASBESTOS ABATEMENT SUMMARY

1.  **BUILDING 4549**-7/1 THRU 7/31---CONTINUED TO ABATE 11,779 SQU. FT.
    OF ASBESTOS CONTAINING INSULATION ON (6) ABOVE GROUND ABANDONED
    DEIONIZED WATER TANKS---TASK IS ON-GOING.

2\. **BUILDING 4663**-7/5---REMOVED AN UNREPORTABLE AMOUNT OF ASBESTOS
CONTAINING DEBRIS IN SUPPORT OF APPENDIX B---WORK COMPLETED.

3\. **BUILDING 4755**-7/7 THRU 7/12---REMOVED ASBESTOS CONTAINING
INSULATION FROM SOME PIPING AND ALSO AN ABANDONED BOILER IN SUPPORT OF
APPENDIX B---WORK COMPLETED.

4\. **BUILDING 4732**-7/20---REMOVED AN UNREPORTABLE AMOUNT OF ASBESTOS
PIPE INSULATION FROM SOME PREVIOUSLY REMOVED STEAM AND CONDENSATE PIPES
IN SUPPORT OF AB23---WORK COMPLETED.

5\. **BUILDING 4487**-7/25 AND 7/26---REMOVED AN UNREPORTABLE AMOUNT OF
ASBESTOS CONTAINING FLOOR TILE FROM SOME CLEAN ROOMS IN SUPPORT OF
APPENDIX B---WORK COMPLETED.

-   THERE WAS ONE SITE INSPECTION CONDUCTED BY A.D.E.M. PERSONNEL ON
    JULY 27^TH^.

**SUBJECT:** AUGUST 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-8/1 THRU 8/30\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING DEBRIS AND PIPE INSULATION ON THE FIRST FLOOR LEVEL
AND ALSO ABATING PIPE INSULATION AND DEBRIS IN THE BASEMENT\--E.C.D. IS
MID-SEPTEMBER.

2\. **BUILDING 4711**-8/1 THRU 8/30\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING PIPE INSULATION AND DEBRIS FROM SOME EQUIPMENT
LOCATED IN THE TOWER AREA (NORTHWEST CORNER) IN SUPPORT OF APPENDIX
A\--WORK COMPLETED.

3\. **BUILDING 4705**-8/3 (OVERTIME)\--REMOVED THREE PANELS (A
NON-REPORTABLE AMOUNT) OF ASBESTOS CONTAINING TRANSITE SIDING IN SUPPORT
OF APPENDIX B\--WORK COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF AUGUST.

**SUBJECT:** SEPTEMBER 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-9/1 THRU 9/30\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING DEBRIS AND PIPE INSULATION ON THE FIRST FLOOR LEVEL
AND ALSO ABATING PIPE INSULATION AND DEBRIS IN THE BASEMENT\--THIS
PORTION COMPLETED.

2\. **BUILDING 4711**-9/3 THRU 9/6\--REMOVED SOME ADDITIONAL
NON-REPORTABLE AMOUNTS OF ASBESTOS CONTAINING PIPE INSULATION LOCATED IN
THE TOWER AREA (NORTHWEST CORNER) IN SUPPORT OF APPENDIX A\--WORK
COMPLETED.

3\. **BUILDING 8025**-9/9 AND 9/10\--REMOVED APPROXIMATELY 120 SURPLUS
TABLE TOPS (CONTAINING NON-FRIABLE ASBESTOS) IN SUPPORT OF PROPERTY
DISPOSAL\--WORK COMPLETED.

4\. **BUILDING 4732**-9/24 AND 9/25\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING FLOOR TILE AND DEBRIS IN SUPPORT OF AB22\--WORK
COMPLETED.

-   THERE WAS ONE SITE INSPECTION CONDUCTED BY A.D.E.M. PERSONNEL DURING
    THE MONTH OF SEPTEMBER (9/17).

**SUBJECT:** OCTOBER 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-10/1 THRU 10/31\--REMOVING APPROXIMATELY 900 LIN.
FT. OF ASBESTOS CONTAINING PIPE INSULATION ON THE FIRST LEVEL AND ALSO
IN THE BASEMENT\--WORK ON-GOING.

2\. **BUILDING 8025**-10/1 THRU 10/31\--REMOVED A NON-REPORTABLE AMOUNT
OF ASBESTOS INSULATION FROM A SURPLUS PIECE OF EQUIPMENT IN SUPPORT OF
PROPERTY DISPOSAL/MANAGEMENT\--WORK COMPLETED.

3\. **BUILDING 4487**-10/21\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING DEBRIS IN THE A-WING IN SUPPORT OF APPENDIX B\--WORK
COMPLETED.

4\. **BUILDING 4612**-10/25\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING FLOOR TILE IN THE 1300 WING IN SUPPORT OF APPENDIX
A\--WORK COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF OCTOBER.

**SUBJECT:** NOVEMBER 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-11/1 THRU 11/29\--REMOVING APPROXIMATELY 900 LIN.
FT. OF ASBESTOS CONTAINING PIPE INSULATION ON THE FIRST LEVEL AND ALSO
IN THE BASEMENT\--WORK ON-GOING.

2\. **BUILDING 4612**-11/16 (OVERTIME)\--REMOVED A NON-REPORTABLE AMOUNT
OF ASBESTOS INSULATION AND MASTIC FROM SOME HVAC DUCT IN SUPPORT OF
APPENDIX B\--WORK COMPLETED.

3\. **BUILDING 4707**-11/25 (OVERTIME)\--PENETRATED, IN SEVERAL PLACES,
A SECTION OF ASBESTOS CONTAINING TRANSITE SIDING IN SUPPORT OF APPENDIX
B\--WORK COMPLETED.

4\. **BUILDING 4494**-11/27\--REMOVED A NON-REPORTABLE AMOUNT OF
ASBESTOS CONTAINING FLOOR TILE IN SUPPORT OF APPENDIX B\--WORK
COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF NOVEMBER.

**SUBJECT:** DECEMBER 1996 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-12/1 THRU 12/24\--REMOVING APPROXIMATELY 900 LIN.
FT. OF ASBESTOS CONTAINING PIPE INSULATION ON THE FIRST LEVEL AND ALSO
IN THE BASEMENT\--WORK IS ON-GOING.

2\. **BUILDING 4561**-12/13 THRU 12/31---CONSTRUCTED A CONTAINMENT AND
REMOVED A NON-REPORTABLE AMOUNT OF ASBESTOS INSULATION AND MASTIC FROM
SOME HVAC DUCT IN SUPPORT OF APPENDIX A\--WORK COMPLETED.

3\. **BUILDING 4471**-12/14 (OVERTIME)---REMOVED A NON-REPORTABLE AMOUNT
OF FLOOR TILE IN SUPPORT OF APPENDIX B\--WORK COMPLETED.

4\. **BUILDING 4471**-12/21 (OVERTIME)\--REMOVED A NON-REPORTABLE AMOUNT
OF ASBESTOS CONTAINING FLOOR TILE IN SUPPORT OF APPENDIX B\--WORK
COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF DECEMBER.

**SUBJECT:** JANUARY 1997 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-1/2 THRU 1/31\--REMOVING APPROXIMATELY 900 LIN.
FT. OF ASBESTOS CONTAINING PIPE INSULATION ON THE FIRST LEVEL AND ALSO
IN THE BASEMENT\--WORK IS ON-GOING.

2\. **BUILDING 4561**-1/3\--COMPLETED CLEAN-UP OF AREA FROM JOB DONE AT
THE END OF LAST MONTH\--WORK COMPLETED.

3\. **BUILDING 8023**-1/13 THRU1/15\--REMOVED APPROXIMATELY 1,000 SQ.
FT. OF CRUMBLING FLOOR TILE IN THE OFFICE AREA IN SUPPORT OF PROPERTY
DISPOSAL\--WORK COMPLETED.

4\. **BUILDING 4707**-1/22\--REMOVED A SECTION OF TRANSITE ROOF PANEL IN
SUPPORT OF APPENDIX B\--WORK COMPLETED.

5\. **BUILDING 4707**-1/22\--REMOVED A NON-REPORTABLE AMOUNT OF TRANSITE
SIDING FOR A NEW ROLL-UP DOOR IN SUPPORT OF A COF CONTRACTOR---WORK
COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF DECEMBER.

**SUBJECT:** FEBRUARY 1997 ASBESTOS ABATEMENT SUMMARY

1\. **BUILDING 4696**-2/3 THRU 2/28\--REMOVING APPROXIMATELY 900 LIN.
FT. OF ASBESTOS CONTAINING PIPE INSULATION ON THE FIRST LEVEL AND ALSO
IN THE BASEMENT\--WORK IS ON-GOING.

2\. **BUILDING 4711**-2/17 THRU 2/21---REMOVED APPROXIMATELY 1,000 SQ.
FT. (30 SHEETS) OF TRANSITE SIDING IN SUPPORT OF A COF CONTRACTOR---WORK
COMPLETED.

-   THERE WERE NO SITE INSPECTIONS CONDUCTED BY A.D.E.M. PERSONNEL
    DURING THE MONTH OF DECEMBER.