AIP Project Schedule

**2008-2010**

**FAA Airports Division, Alaskan Region**

***(Last saved: Tuesday, February 2, 2009)***

[STATE OF ALASKA - CENTRAL REGION]{.underline}

**[ANCHORAGE (Stevens Int'l) ANC]{.underline}**

**Project: Two projects: 1)**Reconstruct runway 7R-25L including
widening to 200 ft., Design Group VI Aircraft, 2) Runway extension
pending Environmental Assessment (EA)

> \* **MAJOR RUNWAY PROJECT\*Two Construction Seasons Required\***

**Construction Start:** April 2010

**Likely Completion:** October 2011

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** Eric Helms, 271-5202

**ATO POC:** Kelly Slusarski (425) 203-4619, Mike Edelman 271-3823

**Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** GS, IM, ALSF, RVR, ASOS, ASDE, NDB, PAPI, REIL, cables

**AVN Impacts:** Runway Extension will require revision of all
approaches to Runway 7R

**AT Impacts:** Long term (7 month) shutdown of Runway 7R-25L. Ongoing
coordination between Airport Ops & ATCT

**Reimbursable Agreement Info:** Initial ATO design support Reimbursable
Agreement (RA) in place. Additional RA required for ATO support during
Runway Widening and Runway Extension.

**[ATKA AKA]{.underline}**

**Project: Extend, Reconstruct, and Realign Runway**

Rotate Runway 15/33 3 degrees (Also being redesignated due to magnetic
declination from Runway 16/34). Extending runway to 4500'. Construct new
apron, SREB, Rotating Beacon, Lighted Wind Cone, Pads and Conduit for
future REILs and PAPIs. Relocate electrical and telephone services to
existing AWOS.

**Construction Start:** July 2008

**Likely Completion:** Fall 2009

**Sponsor/POC:** AKDOT Aviation Construction Project Manager/Steve Frey,
269-0450

**Airports POC:** Krisjon Tabisola, 271-3785

**FAA Tech Ops Engineering POC:** ?

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Constructing pads and installing conduit for future
PAPI's. Potential temporary impact to existing AWOS during electrical
and telephone relocation/reconnection.

**AVN Impacts:** Chart Date July 2, 2009

**Reimbursable Agreement Info:** [None]{.underline}

**[BETHEL BET]{.underline}**

Project: [Construct Parallel Runway Phase II ---]{.smallcaps}Project
will complete construction and paving of the runway 1R/19L

**Construction Start:** July 2008

**Likely Completion:** [August 1, 2009]{.underline}

**Sponsor/POC:** AKDOT/Harold Henderson, 269-0446

**Airports POC:** Krisjon Tabisola, 271-3785

**ATO POC:** Tom Ondra, 271-2427

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** **PAPI's/REIL's---**Construct pads. Kelly Slusarski and
Jeff Martin are verifying if PAPI equipment is available and an
Interagency Agreement (IA/OTA) can be established.

**AVN Impacts:** Chart Date is 11/2008. Construction will not be
complete until Summer 2009. NOTAM's will be used to clarify. Upon
completion of the runway the runway numbers for the primary runway and
this new parallel runway will be painted simultaneously and the NOTAM's
deleted or changed accordingly.

**Reimbursable Agreement Info:** None

**[CHEFORNAK TM10]{.underline}**

**Project:** Construct New Airport --Phase II

**Construction Start: S**ummer 2009

**Likely Completion:** Fall 2010/11

**Sponsor/POC:** AKDOT/Gary Lincloln

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (low priority for PAPI/REILS)

**AVN Impacts:** New airport will be open at completion of Phase II

**Reimbursable Agreement Info:**

**[CROOKED CREEK CIX]{.underline}**

**Project:** Realign/Extend Runway

**Construction Start:** ?

**Likely Completion: ?**

**Sponsor POC:** Morgan Merritt 269-

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**NAS Impacts:**

**AVN Impacts:** (low priority for PAPI/REILS)

**Reimbursable Agreement Info:**

# DILLINGHAM DLG

**Project:** Construct RSA/Parallel Taxiway

**Construction Start:** 2010

**Likely Completion:** 2011

**Sponsor/POC:** AKDOT/ Tom Schmidt, 269-0612

**FAA Airports:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[GOODNEWS GNU]{.underline}**

**Project:** Reconstruct/Realign Runway

**Construction Start:** 2009

**Likely Completion:** 2010

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Robert Yerkes, 271-5800

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Install PAPI/REILS

**AVN Impacts:**

**Reimbursable Agreement Info:**

**[KING SALMON AKN]{.underline}**

**Project:** RELOCATE RUNWAY 29 THRESHOLD (400'), RESURFACE RUNWAY
18/36, CONSTRUCT GA TAXIWAY, RELOCATE RUNWAY 29 PAPI, MARK POFZ
(PRECISION OBSTACLE FREE ZONE, CHANGE RUNWAY 11/29 TO 12/30 (MAGN.
DECL.)

**Construction Start:** July 2008

**Likely Completion:** September 25, 2008 for Runway 18/36 work
(Complete as of 10/3/08)

October 2008 for remaining work

**Sponsor/POC:** AKDOT/Bob Lundell, 269-0448

**Airports POC:** Krisjon Tabisola, 271-3785

**ATO POC:** David Yee, \_\_\_\_\_\_\_\_\_\_

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Will need to turn Localizer and Glide Slope off during
threshold relocation. (Expect Flight Check August 15, 2008.)

**AVN Impacts:** 9/25/08 Chart Date.

After 8/15/08 flight check can Loc & G.S. be operational for RWY 11?

Can numbers be re-marked then NOTAM'd, or covered with temp marking?

**Reimbursable Agreement Info:** Signed? DOT needs to sign ASAP, and
overnight the check to FAA OKC...

**Randy Swartz, SSC, (246-**3424) needs to hear ASAP from DOT
Construction with confirmation of 7/15/08 start date.

**[KIPNUK IIK]{.underline}**

**Project:** Construct Airport (Phase II)

**Construction Start:** 2009

**Likely Completion:** 2011

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Robert Yerkes, 271-5800

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** PAPI/REILS

**AVN Impacts:** New airport will be completed under PhaseII

**Reimbursable Agreement Info:**

**[KODIAK ADQ]{.underline}**

**Project:** Construct RSA 7/25&18/36, Pavement Rehabilitation

**Construction Start:** 2010 (7/25), 2011 (18/36) (EIS underway)

**Likely Completion:** 2012, 2014

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[KONGIGANAK DUY]{.underline}**

**Project:** Rehabilitate/Extend Runway

**Construction Start:** Ongoing

**Likely Completion:** 2009

**Sponsor/POC:** AKDOT/ Bob Lundell, 269-0448

**Airports POC:** Krisjon Tabisola, 271-3785

**ATO POC:** Ed Vey, 271-3056

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS/AVN Impacts:** None.

**Reimbursable Agreement Info:** None

**[KWIGILLINGOK A85]{.underline}**

**Project:** Rehabilitate/Extend Runway

**Construction Start:** UNKN

**Likely Completion:** UNKN

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** Krisjon Tabisola, 271-3785

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:**

**AVN Impacts:**

**Reimbursable Agreement Info:**

**[MANAKOTAK 17G]{.underline}**

**Project:** Construct New Airport

**Construction Start:** Summer 2007

**Likely Completion:** Fall 2008

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** Pat Oien, 271-5445

**ATO POC:**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** AWOS relocation

**AVN Impacts:** PAPI/REILS, New airport

**Reimbursable Agreement Info:**

**[McGRATH MCG]{.underline}**

**Project:** Realign runway 7/25 (GA runway)

**Construction Start:** Summer 2008

**Likely Completion:** Fall 2008

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** Pat Oien, 271-5445

**FAA Tech Ops Engineering POC:** Charlie Bader, 271-5395

**NAS Impacts:** None known

**AVN Impacts:** New X-wind alignment

**Reimbursable Agreement Info:**

# NIGHTMUTE IGT

**Project:** Airport Reconstruction

**Construction Start:** 2008

**Likely Completion:** 2010

**Sponsor/POC:** AKDOT/Gary Lincoln 269-0606

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** None: (low priority for PAPI/REILS) -- No Interagency
Agreement (IA) and no equipment available.

**AVN Impacts:** None.

**Reimbursable Agreement Info:**

**[NUNAPITCHUK 16A]{.underline}**

**Project:** Extend and Rehab Runway

**Construction Start:** 2008

**Likely Completion:** 2009

**Sponsor/POC:** AKDOT/ Morgan Merritt, 269-0614

**Airports POC:** John Lovette, 271-5446

**ATO POC:** Charlie Bader, 271-5395

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** PAPI/REILS -- Via IAG

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[OUZINKIE 4K5]{.underline}**

**Project:** Construct Airport

**Construction Start:** 2009?

**Likely Completion** 2010?

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (medium priority for PAPI/REILS)

**AVN Impacts:**

**Reimbursable Agreement Info:**

**[PLATINUM PTU]{.underline}**

**Project:** Relocate Airport

**Construction Start:** 2009

**Likely Completion:** 2010

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**FAA Airports:** John Lovett, 271-5446

**ATO POC:** Tom Ondra, 271-2427

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** None: No IA and no PAPI/REILS available for
establishment

**AVN Impacts:** 2009 Chart date not valid any more...

**Reimbursable Agreement Info:**

**[STONY RIVER SRV]{.underline}**

**Project:** Relocate Airport

**Construction Start:** 2013

**Likely Completion** 2015

**Sponsor/POC:** AKDOT/Gary Lincoln, 269-0606

**FAA Airports:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (low priority for PAPI/REILS)

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

# TAKOTNA TCT

**Project:** Construct Airport

**Construction Start:** 2009?

**Likely Completion:** 2010?

**Sponsor/POC:** AKDOT/Morgan Merritt, 269-0614

**Airports POC:** John Lovett, 271-5446

**ATO POC:**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (low priority for PAPI/REILS)

**AVN Impacts:**

**Reimbursable Agreement Info:**

# TULUKSAK TLT

**Project:** Construct Airport

**Construction Start:** 2010

**Likely Completion** 2012

**Sponsor/POC:** AKDOT/Morgan Merritt, 269-0614

**Airports POC:** Pat Oien, 271-5445

**ATO POC:**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (low priority for PAPI/REILS)

**AVN Impacts:**

**Reimbursable Agreement Info:**

**[TUNTUTULIAK A61]{.underline}**

**Project:** Construct Airport Phase 2-New Airport

**Construction Start:** Ongoing

**Likely Completion:** 2008 (Needs to be confirmed)

**Sponsor/POC:** AKDOT/ Bob Lundell, 269-0448

**Airports POC:** Krisjon Tabisola, 271-3785

**ATO POC:**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** No FAA facilities are in Tuntutuliak. None anticipated
for near future.

**AVN Impacts:** No known approaches for Tuntutuliak at this time.

**Reimbursable Agreement Info:** None

**[TUNUNAK 4KA]{.underline}**

**Project:** Reconstruct Runway?

**Construction Start:** UNKN

**Likely Completion** UNKN

**Sponsor/POC:** AKDOT/?

**Airports POC:** John Lovett, 271-5445

**ATO POC:**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** (low priority for PAPI/REILS)???

**AVN Impacts:**

**Reimbursable Agreement Info:**

**[STATE OF ALASKA - NORTHERN REGION]{.underline}**

**[ALAKANUK TM08]{.underline}**

**Project**: Project constructs new airport: Phase 3 Install electrical
and gravel surface for runway (4000'x75), apron, taxiway, access road,
PAPI, REIL, and AWOS pad

**Construction Start:** Embankment settling; Electrical installation
starting Summer 2010.

**Likely Completion Date:** Fall 2010

**Sponsor/POC:** AKDOT/Ryan Anderson, 451-5129

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Kerwin Faciane, 271-5563

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** PAPI/REIL installation ready Fall 2008

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[ALLAKAKET 6A8]{.underline}**

**Project**: Resurface runway.

**Construction Start:** 2009

**Likely Completion Date: 2010**

**Sponsor/POC:** AKDOT/Cindie Little, 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Kerwin Faciane, 271-5563

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** PAPI, REIL, AWOS pads will be installed.

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[AMBLER AFM]{.underline}**

**Project**: Extend primary and crosswind runways, clear runway
visibility zone, expand runway safety areas, construct new apron,
construct new SREB, and relocate airport access road. Dealing with
naturally occurring asbestos in the ground.

**Construction Start:** 2011

**Likely Completion Date:** 2013

**Sponsor/POC:** AKDOT Cindie Little 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Ed Vey, 271-3056

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Existing VASI's.

**AVN Impacts:** Update all IAP's. Need new runway data by end of 2006.

**Reimbursable Agreement Info:**

**[ANVIK ANV]{.underline}**

**Project:** Reconstruct runway, relocate runway thresholds and
elevations

**Construction Start:** Under Construction --

**Likely Completion Date:** August, 2008

**Sponsor/POC:** AKDOT Sig Strandberg 443-3423

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Jose Echevarria 271-2366

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** VASI, AWOS, NDB, RCO, & DME. NDB was moved.

**AVN Impacts:** Update all approaches and airways due to new NDB
location.

**Reimbursable Agreement Info:**

**[BARROW BRW]{.underline}**

**Project**: Project shifts runway 6/24 approximately 250-feet south
with changes to runway elevation. Relocates localizer antenna,
VASI/PAPI, REIL, and approach lights. Paving on new runway starts July
10, 2008 for the first lift, final lift Summer 2009. New runway
available Fall 2009..

> .

**Construction Start:** Under construction

**Likely Completion Date: 2010**

**Sponsor/POC:** AKDOT/Cindie Little, 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC: M**ike Edelman, 271-3823

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Relocates MALSR. replaces VASIs w/ PAPIs, relocates
ASOS windbird.

**AVN Impacts:** Update all approaches including ILS. Need runway end
and ILS data 10-months before the new approaches are ready for
publication.

**Reimbursable Agreement Info:**

**Notes:**

**[CORDOVA (MUDHOLE) SMITH CDV]{.underline}**

**Project**: Runway Safety Area Drainage.

**Construction Start:** 2012

**Likely Completion Date:**

**Sponsor/POC:** AKDOT/Cindie Little, 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Tom Ondra, 271-2427

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Remove or plug point drains and drainage structures,
regrade runway safety area for sheet flow.

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**Notes:** The subsurface drainage piping structures are corroding and
eroding the runway safety area embankment. The drainage structures will
either be grouted in place or excavated and removed, then the runway
safety area graded for sheet flow. This may change the grade in front of
the glide slope antenna.

**[CORDOVA (MUDHOLE) SMITH CDV]{.underline}**

**Project**: Construct new apron, extend taxiway, and general aviation
improvements.

**Construction Start:** 2011

**Proposed Completion Date:**

**Sponsor/POC:** AKDOT/ Cindie Little, 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Tom Ondra, 271-2427

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Relocate fence and parking lot in front of the FSS
building.

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

**[CORDOVA (MUDHOLE) SMITH CDV]{.underline}**

**Project**: Replace MIRL's with HIRL's & RVR. FAA will provide the
equipment and installation for the replacement RVR.

**Construction Start:** Summer 2008

**Proposed Completion Date:** Fall 2008

**Sponsor/POC:** AKDOT/ Cindie Little, 451-2284

**Airports POC:** Matt Freeman, 271-5455

**ATO POC:** Tom Ondra, 271-2427

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:**

**AVN Impacts:** TBD

**Reimbursable Agreement Info:**

# FAIRBANKS INTERNATIONAL AIRPORT FAI

**Project:** Reconstruct 1L/19R (Primary Runway). All operations,
including design group 5 aircraft to be moved to Taxiway A. Taxiway A
will be used as a runway Summer 2009.

**Design Start:**

**Construction Start:** Summer 2009

**Proposed Completion Date: Fall 2009**

**Sponsor/POC:** AKDOT/Cindie Little 451-2284

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Steve Cords, 271-2893

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Alice Salzman, 271-5876

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** ILS and approach lights outage.

**AVN Impacts:** Develop RNAV approaches to temporary runway. Need data
at least 10months before the approaches are required. Will also update
all approaches and DB's for FAI when operations return to the large
runway. Need and data that changed no later than 10 months prior to the
time the new runway will open.

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:** Tech Ops needs Plans and Specifications and/or layout plan
for this project.

# 

# FORT YUKON AIRPORT FYU

**Project:** Reconstruct runway, runway safety area, apron, and
taxiways.

**Design Start:**

**Construction Start:** Fall 2009

**Proposed Completion Date:**

**Sponsor/POC:** AKDOT/Cindie Little 451-2284

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Jose Echevarria 271-2366

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** None

**AVN Impacts:** None.

**AT Impacts:** None

**Real Estate & Utility Impacts:** TBD

**Notes:**

**[GALENA GAL]{.underline}**

**Project:** Construct SREB. Most likely an existing building will be
converted to a SREB for this project.

**Construction Start:** Fall 2010

**Proposed Completion Date:** Summer 2011

**Sponsor/POC:** Ryan Anderson 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Robert Yerkes, 271-5800

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Mary Boden, 271-5933

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:**

**[GRAYLING KGX]{.underline}**

**Project:** Rehab/Extend/Widen Runway

**Design Start:** Complete.

**Construction Start:** Fall 2008 at the earliest.

**Proposed Completion Date:** Fall 2010

**Sponsor/POC:** AKDOT/Ryan Anderson, 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Jose Echevarria 271-2366

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Carmen Osmond, 271-5877

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** PAPI pads to be constructed.

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:** Project on-hold until land is acquired.

**[MANLEY HOT SPRINGS MLY]{.underline}**

**Project**: Construct new airport, PAPI pads, and access road.

**Design Start:**

**Construction Start:** On hold until land is acquired.

**Proposed Completion Date:**

**Sponsor/POC:** AKDOT/Ryan Anderson 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Charlie Bader, 271-5395

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Linda Whitney, 271-5847

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:** Tech Ops needs Plans and Specifications and/or layout plan
for this project.

**[NOME OME]{.underline}**

**Project:** Reconstruct Runway 3/21 Crosswind Runway

**Design Start:**

**Construction Start: Under construction**

**Proposed Completion Date: Fall 2008**

**Sponsor/POC:** AKDOT/Ryan Anderson, 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Robert Yerkes, 271-5800

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Nora Braman-Knox, 271-5849

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Possible LOC & VASI shutdown

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:**

**[MINTO 51Z]{.underline}**

**Project:** Construct new runway, taxiway, PAPI pads, and apron

**Design Start:**

**Construction Start:** Under construction

**Proposed Completion Date: Fall 2009**

**Sponsor/POC:** AKDOT/Ryan Anderson, 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Robert Yerkes, 271-5800

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Nora Braman-Knox, 271-5849

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Possible PAPI equipment installation.

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:**

**[NORTHWAY ORT]{.underline}**

**Project:** Reconstruct and pave runway, taxiway, and apron. Relocate
apron and access road near FSS. NON-AIP funded project.

**Design Start:**

**Construction Start:** Under construction

**Proposed Completion Date:** Fall 2009,

**Sponsor/POC:** AKDOT/Ryan Anderson, 451-5129

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Steve Cords, 271-2893

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Nora Braman-Knox, 271-5849

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Possible elevates VASI or new PAPI pads.

**AVN Impacts:** Update all approaches due to new runway data.

**AT Impacts:**

**Real Estate & Utility Impacts:** TBD

**Notes:** FEMA funded and managed and no AIP Funds for this project.

**[POINT LAY PIZ]{.underline}**

**Project:** **Widen and Extend RWY & RSA/Construct SREB,
Etc.---**Reconstruct and extend runway, construct runway safety area to
meet standards, install runway lights, PAPI pads, expand apron.
Embankment fill to be placed starting Spring 2006. Runway surfaced to be
placed Summer 2007.

**Construction Start:** Ongoing

**Proposed Completion Date:** October 2009. Construction is
substantially complete as of 10/3/08.

**Sponsor/POC:** North Slope Borough Dave Hodges, 561-6605

**FAA Airports:** Krisjon Tabisola, 271-3785

**FAA Tech Ops Engineering POC:** Charlie Bader, 271-5395

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Alice Salzman, 271-5876

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Relocation of AWOS Facility, NDB Tower, NDB Shelter,
RCO, and Maintenance Shelter complete.

PAPI's and REIL's for both ends possibly available, per 2/28/2006;
pending final answer from ATO.

**AVN Impacts:** Chart Date July 31, 2008

**AT Impacts:** New approaches anticipated due to extension.

**Real Estate & Utility Impacts:** TBD

# SAVOONGA SVA

**Project:** Resurface runway, rehabilitate and expand apron.

**Design Start:**

**Construction Start:** Fall 2008 - Fall 2008 at the earliest.

**Proposed Completion Date: Fall 2010**

**Sponsor/POC:** AKDOT/Cindie Little, 451-2284

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Robert Yerkes, 271-5800

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Carmen Osmond, 271-5877

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes:** Possible runway safety area grade change will impact VASI.
Project delayed until 2009?

**[UNALAKLEET UNK]{.underline}**

**Project**: Pave runways, taxiways, and aprons.

**Design Start:**

**Construction Start:** Under construction

**Proposed Completion Date:** Fall 2009.

**Sponsor/POC:** AKDOT/ Cindie Little, 451-2284

**FAA Airports:** Matt Freeman, 271-5455

**FAA Tech Ops Engineering POC:** Jose Echevarria 271-2366

**FAA Tech Ops Field Office POC:** Dale Greeley, 451-5724

**FAA Real Estate POC:** Carmen Osmond, 271-5877

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Paving Summer 2009.

**AVN Impacts:** TBD

**AT Impacts:** TBD

**Real Estate & Utility Impacts:** TBD

**Notes: Paving scheduled for Summer 2009.**

**[STATE OF ALASKA SOUTHEAST REGION]{.underline}**

**[GUSTAVUS GST]{.underline}**

**Project:** Construct RSA

**Construction Start:** 2010

**Likely Completion:** 2011

**Sponsor POC:** Pat Carroll (907)465-4415

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** No threshold changes planned

**Reimbursable Agreement Info:** TBD

**[HOONAH AIRPORT HNH]{.underline}**

**Project:** Extend Runway/Apron Exp

**Construction Start:** 2009

**Likely Completion:** 2010

**Sponsor/POC:** Pat Carroll 465-4415

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** TBD

**AVN Impacts:** TBD

**Reimbursable Agreement Info:** TBD

**[JUNEAU INTERNATIONAL AIRPORT JNU]{.underline}**

**Project:** Construct RSA/Apron/SREB

**Construction Start:** Summer 2009

**Likely Completion:** 2012

**Sponsor/POC:** CBJ/Terry Stone, 586-0889

**Airports POC:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673/Steve Cords 271-2893

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Likely impacts to MALSR, VASI, RVR, Wind Sensor

**AVN Impacts:** Threshold shifting requires new approach procedures.

**Reimbursable Agreement Info:** Signed Agreement in place

**[KETCHIKAN KTN]{.underline}**

**Project:** Louis Reef Road (Non-AIP)

**Construction Start:** Summer 2007

**Likely Completion:** Winter 2009

**Sponsor POC: ?**

**Airports POC:** Pat Oien, 271-5445

**ATO POC: ?**

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** None known-airspace determination coordinated through
AF

**AVN Impacts:** None known

**[KETCHIKAN KTN]{.underline}**

**Project:** Rehabilitate Runway/Construct Runway Safety Area

**Construction Start:** Spring 2007

**Likely Completion:** Fall 2008

**Sponsor POC:** Mark Figley, 225-8536

**Airports POC:** Pat Oien, 271-5445

**ATO POC:** Mike Edelmann, 271-3823

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** Localizer, MALSR/F, VASI/PAPI, RCO, NDB, ASOS, GS, DME

**AVN Impacts:** Runway shift requires new approach procedures

**AT Impacts:** coordination of vehicles in critical area during
conduction of instrument approach procedures, CWO during ASOS
relocation. Localizer only approach for extended duration.

**Reimbursable Agreement Info:** Signed Agreement in place

**[PETERSBURG PSG]{.underline}**

**Project:** Rehabilitate Runway/Construct Runway Safety Area-Ph1

**Construction Start:** Fall 2008 (PhaseI)

**Likely Completion:** Fall 2009 (Phase I)

**Sponsor/POC:** Jim Heumann 465-4456

**FAA Airports:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673/Steve Cords

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:**

**AVN Impacts:**

**Reimbursable Agreement Info:** Needed (draft in review)

**[PETERSBURG PSG]{.underline}**

**Project:** Rehabilitate Runway/Construct Runway Safety Area-Ph2

**Construction Start:** Fall 2009 (PhaseII)

**Likely Completion:** Fall 2010 (PhaseII)

**Sponsor/POC:** Jim Heumann 465-4456

**FAA Airports:** John Lovett, 271-5446

**ATO POC:** Suzanne Lee-Pang (425)917-6673/Steve Cords

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** ODALS, VASIs,

**AVN Impacts:** Threshold changes requires new flight procedures

**Reimbursable Agreement Info:** Needed (draft in review)

**[SITKA SIT]{.underline}**

**Project:** Construct Runway Safety Area

**Construction Start:** Summer 2010

**Likely Completion:** Fall 2012

**Sponsor POC:**

**Airports POC:** John Lovett, 271-5446

**AT POC:** ?

**NAS Impacts:** Threshold change, PAPI's

**AVN Impacts:** Threshold change

**FAA Flight Procedures POC:** Kyle Christiansen, 271-5187

**[WRANGELL WRG]{.underline}**

**Project:** Rehabilitate Runway/Construct Runway Safety Area

**Construction Start:** Spring 2006

**Likely Completion:** Fall/Winter 2008

**Sponsor POC:** Loren Gerhing, 465-4458

**Airports POC:** Pat Oien, 271-5445

**ATO POC:** Kyle Christiansen, 271-5187

**NAS Impacts:** None

**AVN Impacts:** None (no threshold shifts)

**Reimbursable Agreement Info:** N/A