**Mission B**

**LS Contract** Contract Name **DETAILED STATUS** **[Launch Date /
Site]{.underline}** **[Configuration]{.underline}**

**LSM** Jane Doe Jan-01 **/** CCAFS 7X25 10

**[Element]{.underline}** **[Description]{.underline}**
**[Budget]{.underline}** **[Encumb/Liens]{.underline}**
**[Available]{.underline}**

**TOTAL** **XX,XXX** **XX,XXX** **XXX**

**Basic Launch Services** **xx,xxx** **xx,xxx** **0**

**Contract Mods** **xx,xxx**

055 CLIN 15AC2 - XTH GEM x,xxx

055 CLIN 15CG-1 - SPACECRAFT DESPIN SYSTEM xxx

055 CLIN 15H - 10FT FAIRING x,xxx

055 CREDIT CLIN 15CK-1 UPPER STAGE TUMBLE -xxx

055 CREDIT CLIN 15G 9/5 FT FAIRING -x,xxx

055 EXERCISE CLIN B -MISSION B 7X25-10 xx,xxx

**Liens** x,xxx

Mod 055 Incentive for CLIN B - \$802,289 each x,xxx

**Mission Uniques** **X,XXX** **X,XXX** **XXX**

**Contract Mods** x,xxx

055 CLIN 15CA-1 PAYLOAD ENVIRON. CLASS 10K xx

055 CLIN 15CB-1 FAIRING INTERNAL CLEANING TO 500 A xxx

055 CLIN 15CD-1PAYLOAD PURGE LINE xx

055 CLIN 15CL-1 PAYLOAD PURGE xx

055 CLIN 15M 24\" DIAMETER DOOR xxx

086 CLIN 15K-1 xxx

086 CLIN 15K-2 xxx

091 GN2 PURGE LINE

100 REVISE Mission B PAYMENT SCH

108 REVISE PAY SCH-MISSION B;REMOVE UNUSED

111 ATP WITH MISSION PECULIAR ACTIVITIES-TYPE I xxx

116 REVISE MISSION B PAYMENT SCH

120 DESIGN, FABRICATE, & INSTALL AND EXTENDED xxx

127 ATP FOR NS SERV-DESIGN & BUILD 2 HAT

131 IMPLEMENT CLIN 15AF-1 2 TIMES xx

131 IMPLEMENT CLIN 15AF-2 5 TIMES xx

136 DEFINITIZE CO 127 & EQUIT ADJ FOR HAT xxx

143 CHG EXISTING A/C SHROUD TO REDUCE RF

149 ATP WITH MISSION PECULIAR ACTIVITIES/3RD

153 DEFINITIZES CO 149-3RD STAGE BLANKET xx

179 Credit CLIN 15CB-1 -xxx

179 Exercised CLIN 15BF-1 xxx

179 Fabricate, Test and Install Thermal Isolation Ring xxx

**Task Assignments** x,xxx

ML-019R1 INTEGRATION MEETING xx

ML-041R1 DRAFT MISSION SPECIFICATION xx

ML-042A COUPLED LOAD ANALYSIS xx

ML-044 UPDATED TRAJECTORY xx

ML-054 COUPLED LOAD ANALYSIS xx

ML-063 MISSION INTEGRATION MEETING xx

ML-097 TESTING SUPPT x

ML-107R4 GN2 PURGE STUDY xx

ML-109 COUPLED LOAD ANALYSIS xx

ML-122R3 SPECIAL GN2 PURGE TEMP STUDY xxx

***Monday, May 21, 2001*** ***2:25:24 PM***

**MISSION B**

**LS Contract** MED-LITE **DETAILED STATUS** **[Launch Date /
Site]{.underline}** **[Configuration]{.underline}**

**LSM** Bobbi Gnan Jan-01 **/** CCAFS 7X25 10

**[Element]{.underline}** **[Description]{.underline}**
**[Budge]{.underline}** **[Encumb/Liens]{.underline}**
**[Available]{.underline}**

ML-055 DELTA PRE-MECO AND MECO EVENTS xx

ML-132R7 RADIO FREQ MONITOR TEST xx

ML-135 DUAL TMIG FEASIBILITY STUDY xx

ML-136R2 MASS CAPABILITY STUDAY AT 95% xx

ML-141R2 EARLY CONTROLS & STRUCTURAL DYNAMICS xx

ML-144R3 RF ATTENUATION OF THE C-BAND xx

ML-147R2 TRAJECTORY ANALYSIS xx

ML-149R1 PRE-ENVIRONMENTAL TEST REVIEW xx

ML-151R2 RF HAZARD ANALYSIS xx

ML-153R2 MISSION B SECOND DTO xxx

ML-154R1 3RD COMPATIBILITY DRAWING/DSS & BL xx

ML-155 LSP SUPPT-MISSION B TRAJECT REVIEW xx

ML-158 LSP SUPPT-MISSION B VIBRATION TEST xx

ML-160R2 RF SHIELD KIT FOR THE 10\' FAIRING xx

ML-170 CANCELLED/COMBINED BACK WITH ML-153

ML-171 New PAF/Third Stage Spacer for Lateral Load Relief xx

ML-173 Red Team Mission Unique Review xx

ML-175 RF Shield for the Fairing A/C adapter xx

ML-176 Pedigree Review for the MISSION B Launch Vehicle xx

ML-177 Expanded Flight Operations Support x

ML-182 Third Stage and PAF Cleaning to CV-5 xx

**Launch Delay-Mods** x,xxx

Mod 138 REVISES TARGET LAUNCH DATE FROM 11/7/00 TO x,xxx

Mod 154 REVISE TARGET LAUNCH DATE FROM NET 12/18/01 xx

Mod 155 REVISED TARGET LAUNCH DATE FROM NET 1/22/01 xxx

**Launch Delay-Liens** xxx

ME-113/MOD 175 LAUNCH DATE CHG FROM 1/22/01 TO 1/30/01 xxx

**Liens** xxx

Claim for Vehicle Processing - Star 48 motor at Astrotech xxx

Pedigree Review xxx

**Payload Processing** **YYY** **YYY** **0**

**Cost (Accrual/Disb)** yyy

CC-12345B Credit Card Purchases (Misc PRs) yy

CC-12345B yy

CC-12345B y

CC-12345B USAF 45th S/W PAFB y

NASZ-ZZZZZ PGOC Payload Processing (3 records) yyy

NASZ-ZZZZZ SGS Payload Processing y

**Outstanding Obligation** yyy

CC-87456B USAF 45th S/W PAFB y

NASZ-ZZZZZ SGS Payload Processing yy

**Liens** yyy

\$YY0,000 Budget PAYLOAD PROCESSING Gov\'t PPF SAEF 2 to complete yyy

**Telemetry Support** **ZZZ** **ZZZ** **0**

**Liens** zzz

Anticipated Telemetry & Ground Station HBK zzz

TELEMETRY - Budget \$ZZZ zz

***Monday, May 21, 2001*** ***2:25:24 PM***