**Appendix A**

**Example Task Orders**

**Table of Contents for Bioastronautics Contract**

## Example Task Orders and Sub-Task Orders

## List of Acronyms

## Introduction

## 

## Habitability and Environmental Factors ................................HEFO 

### Task Order 1: HEFO Habitability and Human Factors Task Order

> HEFO Sub TO 1 Internal Volume Configuration
>
> HEFO Sub TO 2 Operational Habitability
>
> HEFO Sub TO 3 Payload Human Factors
>
> HEFO Sub TO 4 Human Factors Engineering Standards
>
> HEFO Sub TO 5 Human Factors Evaluations, Tests & Analysis
>
> HEFO Sub TO 6 Decal Process & Catalog
>
> HEFO Sub TO 7 Habitability Design
>
> HEFO Sub TO 8 Human Engineering Integration
>
> HEFO Sub TO 9 Educational Outreach

## 

## Human Adaptation and Countermeasures...........................\...HACO 

### Task Order 2: HACO Exercise Project Task Order

> HACO Sub TO 1 Ground Research Activities
>
> HACO Sub TO 2 Flight Research Activities
>
> HACO Sub TO 3 Project Support Activities

## 

## Space Medicine and Health Care Systems........................\...SMHCSO 

###  Task Order 3: SMHCSO Medical Informatics and Health Care Systems Task Order 

SMHCSO Sub TO 1 MIHCS and CMIS Operations

SMHCSO Sub TO 2 MIHCS and LSAH

SMHCSO Sub TO 3 MIHCS and MEME

SMHCSO Sub TO 4 MIHCS and Security

**Task Order 4: SMHCSO Medical Operations Task Order**

SMHSCO Sub TO 1 Space Shuttle Medical Operations

SMHSCO Sub TO 2 ISS Medical Operations

SMHSCO Sub TO 3 Astronaut Health

SMHSCO Sub TO 4 Training

SMHSCO Sub TO 5 International Operations Support

SMHSCO Sub TO 6 Medical Contingency Operations

SMHSCO Sub TO 7 Medical Logistics

**Biological
Systems............................................................\...BSO**

> **Task Order 5: BSO Biotechnology Facility Payload Hardware
> Development**

BSO Sub TO 1 Management Plan, Work Breakdown, Schedule and Requirements

BSO Sub TO 2 Development of Project Technical Requirements
Specifications

BSO Sub TO 3 Support System Requirements Review

BSO Sub TO 4 Hardware Development -- Preliminary Design

BSO Sub TO 5 Preliminary Design Review Documentation

BSO Sub TO 6 Support Preliminary Design Review

**Mission and Project
Management....................................\...MPMO**

**Task Order 6: MPMO Space Station Human Research Program Management
Task Order**

> MPMO Sub TO 1 Human Research Program Management Services
>
> MPMO Sub TO 2 HRF Increment Definition, Development and Implementation
>
> MPMO Sub TO 3 Experiment Definition and Development
>
> MPMO Sub TO 4 HRF International Partner Integration Hardware
> Development
>
> MPMO Sub TO 5 HRF Ground Data Systems Development and Operation
>
> MPMO Sub TO 6 Ground Data Support for Non-HRF Payloads Using B30 TSC
>
> MPMO Sub TO 7 HRF Operations and Training Management

## List of Acronyms

ABF - Anthropometrics and Biomechanics Facility

ACLS - Advanced Cardiac Life Support

ACS - Atmosphere Control and Supply

AMERD - Astronaut Medical Evaluation Requirements

### ARCTIC - Arctic Freezer (not a true acronym)

ARF - Astronaut Rehabilitation Facility

ARIS -Active Rack Isolation System

ASCR - Astronaut Strength Conditioning and Rehabilitation

### BBND - Bonner Ball Neutron Detector

BDC - Baseline Data Collection

BM - Benchmark

BME - Biomedical Engineer Flight Controllers

BME IPT - Bone, Muscle and Exercise Integrated Product Team

BSTC - Biotechnology Specimen Temperature Controller

### BTR - Bio Technology Refrigerator

CAD - Computer-Aided Design

CAP - Contingency Action Plan

CB - Control Board

CBT - Computer-Based Training

CCB - Configuration Control Board

CDR - Critical Design Review

CEVIS - Cycle Ergometer with Vibration Isolation System

CEVP - Countermeasures Evaluation and Validation Project

CHeCS - Crew Health Care System

CHIP - Common Hardware Implementation Plan

CHIT - Action Request - SHORT NOTE OR LETTER (NOT AN ACRONYM)

CMIS - Comprehensive Medical Information System

CMO - Crew Medical Officer

CMS - Countermeasures System

CNES - Centre National d'Etudes Spatiales (French Space Agency)

CoFR - Certificate of Flight Readiness

CONUS - Continental US

CPCB - Crew Procedures Control Board

CPHS - Committee for the Protection of Human Subjects

CPR - Cardio Pulmonary Resuscitation

CR - Change Request

CRES - Contingency Resistive Exercise System

CS Crew Surgeon

CSOC - Consolidated Space Operations Contract

CTV - Crew Transfer Vehicle

DCS - DeCompression Sickness

DDMS - Department of Defense Manned Space Flight Support Office

DDPF - Decal Design and Production Facility

### DIMS - Digital Imagery Management System

DLR - German Space Agency

DMCF - Definitive Medical Care Facility

DOD - Department of Defense

DRD - Definition Requirements Document

DSO - Detailed Supplementary Objectives

ECG - Electrocardiograms

ECP - Exercise Countermeasures Project

ECR - Engineering Change Request

EDE - xperiment Document

EECOM - Emergency, Environmental, and Consumables Manager

EENT - eye, ear, nose, and throat

EERWG - Emergency Egress, Escape and Rescue Working Group

EIAT - Exercise Integration Action Team

ELS - Emergency Landing Site

EMR - Electronic Medical Record

EMS - Emergency Medical Service

EMSS - Emergency Medical Service Systems

EMU - Extravehicular Mobility Unit

EPM - European Physiology Module

ESA - European Space Agency

ESS - Experiment Support Scientist

EUE - Experiment Unique Equipment

EVA - ExtraVehicular Activity

EXL - Exercise Physiology Laboratory

EXPRESS - Expedite the Processing of Experiments to Space Station

FAA - Federal Aviation Administration

FACB - Flight Activities Control Board

FCE - Flight Crew Equipment

FCOD - Flight Crew Operations Directorate

FCOH - Flight Crew Operations Handbook

FCR - Flight Control Room

FCS&I - Flight Crew Systems and Integration

FDF - Flight Data File

FEG - Front End Gateway

FIR - Fluids Integrated Rack

FMORR - Final Medical Operations Readiness Review

FOR - Flight Operations Review

FRCB - Flight Rules Control Board

FRR - Flight Readiness Review

FTP - File Transfer Protocol

FTSOD - Flight Test Supplementary Objectives Document

FUR - Facility Utilization Request

FY - Fiscal Year

GASMAP - Gas Analysis System for Metabolic Analysis of Physiology

GDR - Generalized Data Retrieval

GFE - Government Furnished Equipment

GGR&C - Generic Groundrules and Constraints

GIANT - Globally Interconnected Advanced Networked

GPOCC - Generic Payload Operations Control Center Workstation

GRAF - Graphics Research and Analysis Facility

GSDP - Ground Safety Data Package

GSE - Ground Support Equipment

GSP - Ground Support Personnel

H&HF - Habitability and Human Factors

HACO - Human Adaptation and Countermeasures

HEFO - Habitability and Environmental Factors

HFM - High Fidelity Mockup

HGD - Hand Grip Dynamometer

HIPAA - Health Information Portability and Accountability Act

HLS - Human Life Sciences

HOSC - Huntsville Operations Support Center

HRD - Hardware Requirements Document

HRF - Human Research Facility

HRF OIP - Human Research Facility Operations Integration Panel

HRMRB - Human Research Multilateral Review Board

HRPO - Human Research Program Office

HSP - Health Stabilization Program

HTML - Hypertext Markup Language

IAR - Independent Assessment Review

IBMP - Institute for Biomedical Problems

ICD - Interface Control Document

ICE - ISS Characterization Experiment

IDRD - Increment Definition and Requirements Document

IIRD - Integrated Increment Requirements Document

IMCF - Intermediate Medical Care Facility

IMMT - ISS Mission Management Team

IMORR - Initial Medical Operations Readiness Review

IMS - Inventory Management System

IP's - International Partners

IPLAT - ISS Payload Label Approval Team

IPS - Integrated Planning System

IPT - Integrated Product Team

IRB - Institutional Review Board

IRB - Internal Review Board

IRED - Interim Resistive Exercise Device

IRT - Increment Research Team

ISLSWG - International Space Life Sciences Working Group

ISS - International Space Station

ITR - Integrated Test Regimen

iURC - interim User Requirements Collection

IV - IntraVenous

IVA - Intravehicular Activity

IVC - Internal Volume Configuration

IVCWG - Internal Vehicle Configuration Working Group

IWG - Investigator Working Group

JOP - Joint Operations Panel

JSC - Johnson Space Center

LCG - LIQUID COOLING GARMENT

LEO - Low Earth Orbit

LES - LAUNCH AND ENTRY SUIT

LETF - Lighting Environment Test Facility

LPA - Launch Package Assessment

LSAH - Longitudinal Study of Astronaut Health

LSDA - Life Sciences Data Archive

MAMB - Multilateral Aerospace Medical Board

MARES - Muscle Atrophy Research and Exercise System

MAT - Medical Assessment Testing

MCC - Mission Control Center

MCC-H - Mission Control Center -- Houston

MCC-M - Mission Control Center - Moscow

MCHB - Medical Console Hand Book

MDM - Multiplexer Demultiplexer

MEDCF - Medical Experiments Data Collection Facility

MELFI - Minus Eighty Laboratory Freezer for ISS

MEME - Mission Extended Medical Enterprise

MER - Mission Evaluation Room

MIHCS - Medical Informatics and Health Care Systems

MIP - Mission Information Package

MIT - Mishap Investigation Team

MIT - MMOP Implementation Team

MIT -- Mission Integration Team

MLG - Medical Logistics Group

MM - Mission Managers

MMOP - Multilateral Medical Operations Panel

MMPB - Multilateral Medical Policy Board

MMT - Mission Management Team

MOB - Medical Operations Branch

MOD - Mission Operations Directorate

MOFCoT - Medical Operations Flight Controller Tag-up

MORD - Medical Operations Requirements Document

MORR - Medical Operations Readiness Review

MOSIP's - Medical Operations Support Implementation Plans

MPSR - Multi-Purpose Support Room

MR - Material Review

MR - Manifest Request

MRID - Medical Requirement Integration Document

MSFC - Marshall Space Flight Center

MSIS - Man-Systems Integration Standards

NASA - National Aeronautics and Space Administration

NASDA - National Space Development Agency of Japan

NBL - Neutral Buoyancy Laboratory

NRA - NASA Research Announcement

NSBRI - National Space Biomedical Research Institute

NSTS - National Space Transportation System

NTE - Not To Exceed

OBS - Operational Bioinstrumentation System

OBTWG - Onboard Training Working Group

OCA - Orbiter Communications Adapter Globally Interconnected Advanced
Networked

OCR - Operations Change Request

ODF - Operations Data File

ODIN - Outsourcing Desktop Initiative for NASA

OH - Operational Habitability

OIP - Operations Implementation Plan

OpNom - Operations Nomenclature

PABF - Precision Air Bearing Facility

PAO - Public Affairs Office

PAR - Payload Anomaly Report

PCB - Payload Control Board

PDL - Payload Data Library

PDR - Preliminary Design Review

PDRP - Payload Display Review Panel

PDSS - Payload Data Services System

PEI - Payload Engineering Integration

PEMS - Percutaneous Electrical Muscle Stimulator

PFC's - Private Family Conferences

PGOC - Payload Ground Operations Contract

PIMS - Payload Information Management System

PIRN - Payload Interface Revision Notice

PJ Briefing Outline -- Pararescuer (Paramedic Jumper) Briefing Outline

PKI - Public Key Infrastructure

PMC's - Private Medical Conferences

PMIT - Payload Mission Integration Team

PODF - Payload Operations Data File

POH - Payload Operations Handbook

POIC - Payload Operations Integration Center

POIWG - Payload Operations and Integration Working Group

PPC's - Private Psychological Conferences

PRCB - Program Requirements Control Board

PRD - Program Requirements Document

PRP - Program Requirement Document

PRR - Payload Readiness Review

PSRP - Payload Safety Review Panel

PSWG - Payload Stowage Working Group

PTDR - Payload Training Dry Run

PVP - Payload Verification Plan

R+ - Return plus

RAMs - Residents in Aerospace Medicine

RID - Review Item Discrepancy

RPWG - Research and Planning Working Group

RRT - Rapid Response Team

RT Plot - Real Time Plot

SCR - Schedule Change Request

SCR - Strip Chart Recorder

SEE - Shuttle Emergency Eyewash

SHFL - Space Human Factors Laboratories

SLSD - Space and Life Sciences Directorate

SMCCB - Space Medicine Configuration Control Board

SMO - Supplemental Mission Objective

SNOMED - Standardized Nomenclature for Medicine

SODB - Shuttle Operations Data Book

SODF - Systems Operations Data File

SOMS - Shuttle Orbiter Medical System

SOMSTC - Space Operations Medical Support Training Course

SOR's - Stage Operations Reviews

SORR - Stage Operations Readiness Review

SQL - Structured Query Language

SR&QA - Safety, Reliability and Quality Assurance

SRD - System Requirements Document

SSCN - Space Station Change Notice

SSP - Space Station Program

SSSH - Space Shuttle Systems Handbook

SSUAS - Space Station User's Advisory Subcommittee

STS - Space Transportation System

SVS - Space Vision System

SVT - Science Verification Test

TAL - Transoceanic Abort Landing Site

TCM - Technical Change Meeting

TM - Technical Monitor

TO - Technical Order

TPS - Task Performance Sheet

TSC - Telescience Center

TVIS - Treadmill Vibration Isolation and Stabilization

URC - User Requirements Collection

UTAF - Usability Testing and Analysis Facility

UTMB - University of Texas Medical Branch

VITT - Vehicle Integration Test Team

VPN - Virtual Privacy Network

VRDS - Verification Requirements Data Sheet

VRML - Virtual Reality Modeling Language

## Introduction

**The following Example Task Orders consist of descriptive paragraphs
followed by task-order-specific requirements. Each of the requirements
has a table that illustrates the associated schedule and quantity, the
type of media that is required, and whether the requirement is a
deliverable (D) or milestone (M). The table also illustrates whether or
not there is a DD250 (Material Inspection and Receiving Report) and
Acceptance Data Package (ADP) required.**

##  

## Task Order 1: HEFO Habitability and Human Factors Task Order

## Habitability and Environmental Factors................................HEFO 

### 

THE PERIOD OF PERFORMANCE FOR THE HEFO HABITABILITY AND HUMAN FACTORS
TASK ORDER IS: 4/1/2003 -- 3/31/2004

**Habitability Management** promotes crew safety and productivity in the
integration of all components in the habitable volume of human
spaceflight environments. Habitability Management currently analyzes the
interior volumes of Space Station to support a habitable and operational
environment for the crew, provides Space Station payloads human
engineering guidance on hardware development and labeling, troubleshoots
space-flight hardware integration for human factors concerns, and
provides a visual, 3-dimensional graphic of the planned International
Space Station environment. Habitability Management also looks to current
and past space-flight experience to provide lessons learned for hardware
and operations. Research and development in space-flight/spacecraft
human engineering and habitability may at times be an activity performed
by Habitability Management.

**Space Human Factors Research and Analysis** tasks fall in three major
categories. The first is maintaining the Space Human Factors Laboratory,
which consists of the Graphics Research and Analysis Facility (GRAF),
The Anthropometric and Biomechanics Facility (ABF), the Lighting
Environment Test Facility (LETF), and the Usability Testing and Analysis
Facility (UTAF). The second category is research and technology
development projects that develop new human factors knowledge,
applications, and conceptual designs. These tasks are initiated by
peer-reviewed proposals which contractors and civil servants co-author.
The work applies high levels of technical expertise and creativity to
advance the state of Space Human Factors Engineering knowledge. The
third category is support to ISS, Shuttle, and other NASA programs. The
support is provided by use of expert knowledge, computer models,
databases, and other tools that are developed and maintained within the
Space Human Factors Laboratory. The tasks are typically to answer
specific questions with applications to programmatic needs based on
space human factors engineering knowledge and focused studies or tests.

**Human Systems Development** provides conceptual design for crew
habitation functions, outfitting hardware and spacecraft environments
including, but not limited to, concepts (in a variety of gravity fields)
for such functions as sleep, waste management, private time, recreation,
hygiene, food and food preparation, galley, exercise, medical, training,
workstations, socialization and mental health. Human Systems Development
is responsible for crew requirements and integration -- the analysis,
design, and evaluation activities to validate human engineering and
habitability requirements, and investigates designs for general human
engineering and habitability issues. Human Systems Development supports
the design, development, revision and maintenance of the Decal Process
Document & Catalog. Human Systems Development works as a member of an
integrated team with Human Engineering, Human Factors and Operational
Habitability experts. Additional responsibilities include, but are not
limited to, support of programmatic reviews on habitability GFE, space
vehicle component/module development and conducting research on
habitability design, advanced habitation concept development and
evaluation, as well as development of tools necessary to track all
tasks.

**HEFO Sub TO 1 Internal Volume Configuration**

The IVC recognizes that the ISS will house many devices and products to
support ISS systems, payloads, stowage and the habitability of the
crewmembers while on orbit. The interior location and staging of these
various items are very important because the density and accessibility
of critical equipment affects crew habitation, safety and health. Ops
timelines will have to absorb delays resulting from increased setup and
cleanup timelines when operations are compounded by congested ISS
configuration implementations. Lessons from Mir and ISS expeditions
verify the importance of module layout (relative positioning of
facilities) and controlled planning for supporting health (exercise),
efficient operations, and productivity. Using criteria developed from
these priorities, the contractor shall conduct integrated assessments of
the interior ISS architecture at every stage and documents the stage
configurations and assessment results. The contractor shall gather ISS
Program Office planning data and updates an existing IVC Document with
drawings of the planned ISS interior configuration (vehicle, payloads,
systems, racks and large GFE items) for every stage of the ISS at which
the interior layout changes. The contractor shall assist NASA in
maintaining criteria that balance the needs of crew habitability with
ISS systems, science and stowage demands and shall use these criteria to
graphically analyze every stage in the IVC Document for compliance with
the criteria, produce reports of the results, and coordinate exception
closures with appropriate Program team members. The contractor shall
perform situation-unique analyses as needed to support ISS Program
planning and issue resolutions. An IVC website shall be maintained by
the contractor to record and communicate all IVC activities to the NASA
community. The contractor shall support activities of the IVC Working
Group (IVCWG) by documenting minutes, coordinating reports with members
and providing presentations as needed to communicate and coordinate IVC
activities with the IVCWG community.

######### Requirement 1-1-1: The contractor shall maintain SSP 50564 - ISS IVC Document 

  ----------------------------------- -----------------------------------
  **Schedule** 3 times/year at        **M or D** D
  regularly space intervals           

  **Quantity** 3 updates              **DD250** N

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 1-1-2: The contractor shall maintain the IVC section
(3.12) of SSP 50261-01, Generic Groundrules, Requirements & Constraints,
Part 1, Strategic & Tactical Planning**

  ----------------------------------- -----------------------------------
  **Schedule** Twice during FY        **M or D** D

  **Quantity** 2 updates              **DD250** N

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

######### Requirement 1-1-3 : The contractor shall develop and maintain validated (i.e., verifiably accurate per Program-approved documentation) Computer Assisted Design (CAD) models of components of the ISS to the level of detail needed to 

perform graphic analysis of the ISS interior for compliance with the
GGR&C IVC constraints.

+-----------------------------------+-----------------------------------+
| **Schedule** Update and/or create | #### M or D D                     |
| needed models prior to            |                                   |
| performance of each stage         |                                   |
| analysis.                         |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Support 5 stage or   | #### DD250 N                      |
| situation-specific analyses/yr.   |                                   |
+-----------------------------------+-----------------------------------+
| **Media** CAD model formats       | #### ADP N                        |
| consistent with GRAF IVC          |                                   |
| capabilities, protocols and       |                                   |
| procedures                        |                                   |
+-----------------------------------+-----------------------------------+

**Requirement 1-1-4:** The contractor shall perform and document graphic
analyses of the ISS interior configuration based on the GGR&C IVC
constraints & ground rules.

+-----------------------------------+-----------------------------------+
| **Schedule** Flight specific      | **M or D** D                      |
| reports at L-3 months; future ISS |                                   |
|                                   |                                   |
| stage analyses updates through    |                                   |
| Assembly Complete twice/year;     |                                   |
| Situation-unique analyses as      |                                   |
| directed.                         |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** 4 flight-specific    | **DD250** N                       |
| analyses/year; 2 future stage     |                                   |
| updates/year at 6 month           |                                   |
| intervals; 5 situation-unique     |                                   |
| analyses/year at irregular        |                                   |
| intervals; All tasks shall be     |                                   |
| initiated and tracked by GRAF     |                                   |
| FUR's                             |                                   |
+-----------------------------------+-----------------------------------+
| **Media** CAD analyses consistent | **ADP** N                         |
| with GRAF IVC                     |                                   |
|                                   |                                   |
| capabilities, protocols and       |                                   |
| procedures; Reports in Word and   |                                   |
| VRML website files                |                                   |
+-----------------------------------+-----------------------------------+

**Requirement 1-1-5** **: The contractor shall support IVC Process
Document Development**

+-----------------------------------+-----------------------------------+
| **Schedule** Develop process      | **M or D** D                      |
| documents within 30 days after    |                                   |
|                                   |                                   |
| NASA request                      |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** 3 documents per year | **DD250** N                       |
+-----------------------------------+-----------------------------------+
| **Media** Word Document           | **ADP** N                         |
+-----------------------------------+-----------------------------------+

**Requirement 1-1-6:** The contractor shall maintain the IVC/IVCWG
website.

  ----------------------------------- -----------------------------------
  **Schedule** Publish all minutes    **M or D** D
  and new reports produced by         
  IVC/IVCWG activities on the         
  website; conduct and implement      
  comprehensive website reviews at    
  least twice/year.                   

  **Quantity** Update website with    **DD250** N
  reports once every 2 weeks; perform 
  comprehensive reviews and update    
  website as needed at 6-month        
  intervals (26 reports and 2         
  comprehensive reviews/year)         

  **Media** Word and HTML             **ADP** N
  ----------------------------------- -----------------------------------

**HEFO Sub TO 2 Operational Habitability**

Evaluations of ISS on-orbit habitability are performed using systematic
processes for data gathering and assessment. The contractor shall
perform these evaluations and documents the results in written
assessments, presentations and formal reports. The contractor shall
compile data from previous space flight, ground analogs, and other
relevant sources, identifies conclusions about H&HF concerns that
pertain to ISS current events and areas of interest, and prepares
technical reports (OH Experience Reports) describing long duration space
flight experiences. The contractor shall perform formal H&HF debriefs of
ISS flight crews, attends Shuttle debriefs, and surveys mission images
to gather H&HF experience data. The contractor shall support NASA in
identifying and coordinating long-duration space flight H&HF lessons
learned based on collected data and observations and produces reports
summarizing findings and drawing conclusions. The contractor shall
support NASA in proposing, developing and coordinating ISS and analog
environment H&HF in-flight usability/operational assessments, data
collection activities (e.g., in-flight questionnaires, surveys, etc.),
and data collection tool development (e.g., use of off-the-shelf
software packages, etc.). The contractor shall support NASA in
identifying and maintaining a log of ISS H&HF OH issues/actions,
supports the OH team in proposing, developing and coordinating
resolutions for those actions assigned to the team by the ISS Program,
and executes closure actions assigned to the team. The contractor shall
perform assessments of upcoming ISS missions and produces ISS Flight
and/or Increment Readiness Reports evaluating compliance with H&HF
readiness criteria developed by OH. The contractor shall develop process
documents to describe the means by which repeated OH tasks (e.g.,
debriefs) can be consistently and systematically performed and maintains
a library of such process documents. The contractor shall maintain an OH
website. This task may submit Facility Utilization Requests (FUR's) to
the Space Human Factors Laboratory (SHFL) for support as required.

**Requirement 1-2-1: The contractor shall provide OH Experience
Reports**

  ----------------------------------- -----------------------------------
  **Schedule** 12/year at regular     **M or D** D
  intervals                           

  **Quantity** 12/year or             **DD250** N
  approximately 1/month               

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 1-2-2: The contractor shall conduct OH H&HF Data
Collection and Analysis**

+-----------------------------------+-----------------------------------+
| **Schedule** Audio tapes,         | **M or D** D                      |
| transcripts and summary reports   |                                   |
|                                   |                                   |
| within 15 working days of         |                                   |
| debriefs; in-flight               |                                   |
| assessments/data-collection       |                                   |
| project plans and analysis        |                                   |
| reports within 30 days of a NASA  |                                   |
| request or after in-flight data   |                                   |
| is collected; data collection     |                                   |
| tool development requirements     |                                   |
| within 90 days of a NASA request  |                                   |
| within 15 working days of         |                                   |
| debriefs; in-flight               |                                   |
| assessments/data-collection       |                                   |
| project plans and analysis        |                                   |
| reports within 30 days of a NASA  |                                   |
| request or after in-flight data   |                                   |
| is collected; data collection     |                                   |
| tool development requirements     |                                   |
| within 90 days of a NASA request. |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** 12 total reports per | **DD250** N                       |
| year                              |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word Document           | **ADP** N                         |
+-----------------------------------+-----------------------------------+

Requirement 1-2-3: The contractor shall support OH ISS H&HF Issue
Tracking & Resolution

+-----------------------------------+-----------------------------------+
| **Schedule** Update existing      | **M or D** D                      |
| issue tracking log once/month;    |                                   |
|                                   |                                   |
| develop closure action memos      |                                   |
| after every ISS increment;        |                                   |
| execute                           |                                   |
|                                   |                                   |
| recommendations within 30 days    |                                   |
| after a NASA request              |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Support 3            | **DD250** N                       |
| increments/year; 12               |                                   |
|                                   |                                   |
| closure actions per year          |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word Documents          | **ADP** N                         |
+-----------------------------------+-----------------------------------+

Requirement 1-2-4: The contractor shall develop OH ISS H&HF Readiness
Reports

+-----------------------------------+-----------------------------------+
| **Schedule** Develop reports      | **M or D** D                      |
| before every ISS flight and/or    |                                   |
|                                   |                                   |
| increment                         |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Support 3            | **DD250** N                       |
| increments/year                   |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word Documents          | **ADP** N                         |
+-----------------------------------+-----------------------------------+

Requirement 1-2-5: The contractor shall support OH Process Document
Development

+-----------------------------------+-----------------------------------+
| **Schedule** Develop process      | **M or D** D                      |
| documents within 30 days after    |                                   |
|                                   |                                   |
| NASA request                      |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** 3 documents per year | **DD250** N                       |
+-----------------------------------+-----------------------------------+
| **Media** Word Document           | **ADP** N                         |
+-----------------------------------+-----------------------------------+

Requirement 1-2-6: Maintain the OH Website

+-----------------------------------+-----------------------------------+
| **Schedule** Publish products     | **M or D** D                      |
| produced by OH; Conduct and       |                                   |
|                                   |                                   |
| implement comprehensive website   |                                   |
| reviews at least twice/year       |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Update website with  | **DD250** N                       |
| reports once every two weeks;     |                                   |
| Perform comprehensive reviews and |                                   |
| update website at 6-month         |                                   |
| intervals. (26 reports and 2      |                                   |
| comprehensive reviews/year)       |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word and HTML           | **ADP** N                         |
+-----------------------------------+-----------------------------------+

### HEFO Sub TO 3 Payload Human Factors

The contractor shall conduct requirement analysis, and design
review/evaluation activities to ensure ISS payload human engineering is
appropriately included in the ISS payload-to-ISS integration process.
ISS Payload labels are evaluated against requirements in SSP 57000
Appendix C, and formal label verification reports produced. The
contractor shall review Payload Interface Revision Notices (PIRN's),
Preliminary and Critical Design Review (PDR & CDR) data packages,
individual facility and sub-rack payload exceptions & waivers, technical
coordination meeting (TCM) packages, Space Station Change Notices
(SSCN's) and other ISS Payload Program notices. The contractor shall
support NASA in assessing and recommending responses to reviewed items
containing H&HF concerns, and attends ISS Program meetings to support
and/or defend H&HF recommendations. Facility Utilization Requests
(FUR's) may be submitted to the Space Human Factors Laboratory (SHFL)
for support as required. The contractor shall support NASA's ISS Payload
Label Approval Team (IPLAT) in evaluating ISS Payload labels per
criteria documented in SSP 57000, Appendix C (IVA) and SSP 57003 (EVA)
and provides both formal documentation of evaluation results and
informal coordination with payload developers

###### Requirement 1-3-1: The contractor shall support ISS Payload H&HF Issue Tracking & Resolution

+-----------------------------------+-----------------------------------+
| **Schedule** Update existing      | **M or D** D                      |
| PIRN, CDR/PDR, TCM, SSCN,         |                                   |
|                                   |                                   |
| etc. log every week; Develop      |                                   |
| closure action memos when H&HF    |                                   |
| issues are identified; Execute    |                                   |
| recommendations within 30 days    |                                   |
| after a NASA request              |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Review 150           | **DD250** N                       |
| documents/year; Develop responses |                                   |
|                                   |                                   |
| to 30 H&HF concerns               |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word Documents or       | **ADP** N                         |
| E-mails                           |                                   |
+-----------------------------------+-----------------------------------+

#### Requirement 1-3-2: The contractor shall provide ISS Payload Label Verification

+-----------------------------------+-----------------------------------+
| **Schedule** Provide initial      | **M or D** D                      |
| (requirements checklist) and      |                                   |
| final                             |                                   |
|                                   |                                   |
| (JSC Form 732) label evaluation   |                                   |
| reports within 10 working days of |                                   |
| payload developers' submission of |                                   |
| adequate documentation to perform |                                   |
| an assessment                     |                                   |
+-----------------------------------+-----------------------------------+
| **Quantity** Review 30 ISS        | **DD250** N                       |
| Payload label packages per year.  |                                   |
+-----------------------------------+-----------------------------------+
| **Media** Word and/or E-mails.    | **ADP** N                         |
+-----------------------------------+-----------------------------------+

### HEFO Sub TO 4 Human Factors Engineering Standards

The contractor shall support the standards that have been developed by
NASA to define all requirements for habitable space environments. This
includes maintenance of the Space Human Factors Engineering Database,
and periodic review of standards including NASA-STD-3000, as required.
Historically the contractor has provided technical and logistical
support for reviews and updates of NASA-STD-3000, Man-Systems
Integration Standards (MSIS) and has managed the distribution of the
document. Starting in FY03, the MSIS will be maintained as a living
document, publicly available over the Internet. The contractor shall
support a complete review and update of the requirements document, and
assist in developing processes to make MSIS a 'living' document that
incorporates new results in human factors knowledge in a timely way.

**Description:** The contractor shall identify experts competent to
draft or review requirements for long duration human space flight
missions; Track NASA-funded human factors research and identify critical
questions to which research results are applicable; Capture knowledge
and identify gaps in space human factors knowledge and track in the
database; Maintain database for public access on Internet; Provide
quarterly reports on status of critical questions, database usage rates,
response to website users' questions and suggestions.

**Requirement 1-4-1:** The contractor shall develop and Maintain the
Space Human Factors Engineering Database

  --------------------------------------- -------------------------------
  **Schedule** Quarterly                  **M or D** D

  **Quantity** 4 updates per year         **DD250** N

  **Media** Electronic; presentation      **ADP** N
  --------------------------------------- -------------------------------

### HEFO Sub TO 5 Human Factors Evaluations, Tests & Analysis

The contractor shall support activities which are conducted within the
Space Human Factors Laboratories Graphics Research and Analysis Facility
(GRAF), Lighting Environment Test Facility (LETF), Anthropometry and
Biomechanics Facility (ABF) and Usability and Test Analysis Facility
(UTAF), in addition to various facilities such as the Precision Air
Bearing Facility (PABF), Neutral Buoyancy Lab (NBL), NASA's reduced
gravity aircraft and the advanced EVA EMU Development Laboratory. The
contractor shall provide general support to human factors evaluations,
tests and analyses includes providing impromptu consultations,
briefings, reporting and attending scheduled program meetings as
directed by the HEFO technical monitor to collect and disseminate
information relevant to the tasks. Analyses in the GRAF can include
human factors subjects such as lighting, viewing, reach, access, solid
modeling (EVA, Payloads, ISS) and other supporting or related areas of
analysis. The ISS Space Vision System (SVS) and the Internal Volume
Configuration (IVC) analyses are fully supported. The LETF provides
illumination and material reflectance measurements analyses, as well as
supporting tests and training required relating to vision and
illumination. The ABF requires expertise to plan and conduct tests to
obtain data on human physical characteristics and performance (EVA or
IVA), to perform data analysis and to report on results. The UTAF
requires contractor support to conduct human computer interaction and
workstation usability evaluation activities to evaluate the operational
suitability of vehicle hardware and software components that may be used
by human crews.

Work in the Space Human Factors laboratory is principally initiated and
scheduled through Facility Utilization Requests (FURs). FURs are
initiated by the customer using the HHF Facility Utilization Request
form JF998. . The FUR process is documented in the work instructions for
the individual facilities.

FURs can be very simple and limited in scope such as generating
graphical images of specified hardware and crew operations, or providing
specific equipment for a demonstration. Or they can be very complex and
require a test plan, empirical evaluation, data collection and analysis,
and resulting in a report. Examples of small, medium and large FURs are
provided in the Technical Library.

**Description:** The ABF performs tests and evaluations in support of
the Shuttle, the ISS, the Advanced EVA, and other programs. In
conjunction with the ABF Technical Manager, the contractor shall:
Maintain up-to-date knowledge of literature in fields of human factors
with respect to biomechanics and anthropometry; Prepare literature
reviews for specific project proposals in response to NASA Research
Announcements and NSBRI Research Announcements; Design and carry out
studies which are of a quality compatible with publication in national
refereed journals; Write reports and develop presentations suitable for
publication in professional journals or at national technical
conferences Develop test plans to answer the questions or provide the
data requested by the program in the FUR; Obtain necessary approvals
(e.g., Safety, Institutional Review Board) and access (e.g., to the
Mockups and Trainers) to perform the tests; schedule the tests with the
necessary equipment, facilities, subjects, data recording systems;
performs the tests; Analyze the data; Produce the report. The tests are
normally required to provide technical information to flight programs
and must therefore be of a quality and accuracy commensurate with flight
hardware and operations. Activities are initiated by FURs. The ABF
typically has at least 5 such activities in progress at any time, with
at least 3 being planned. The deliverables from these tests are reports
submitted electronically and in hard copy.

**Requirement 1-5-1: The contractor shall perform applied research and
analysis in the Anthropometry and Biomechanics Facility (ABF).**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** As required by FURs    **DD250** N

  **Media** Electronic                **ADP** N
  ----------------------------------- -----------------------------------

**Description:** The contractor shall perform the research in the
Graphics Research and Analysis Facility (GRAF) described in the proposal
funded by NASA under the direction of the GRAF Technical Monitor. The
research project shall require of the contractor: Developing software
for e.g., luminance models or augmented reality; Developing software and
procedures to test the hypothesis, including presenting stimuli to the
subjects, collecting data, analyzing data; Generating progress reports
and a final report on the results of the study. The GRAF prepares and
submits proposals to the NASA Research Announcements and for Technology
Development Projects. In conjunction with the GRAF Technical Monitor,
the contractor shall write proposals. The contractor shall maintain
current knowledge of the state of the art in computer science,
particularly with respect to human modeling; luminance modeling;
augmented and virtual reality. The GRAF provides mission support for STS
and ISS in the form of analyses involving human modeling, lighting, IVA
volume configuration control, etc. for mission planning and execution.
Work is initiated, scheduled and tracked by FURs. The contractor shall
model on-orbit scenarios including lighting, internal volume
configuration, intra-vehicular and extravehicular activities, etc. The
contractor shall analyze the modeled scenarios to provide the programs
with information for mission planning, training, and contingency
activities. During missions, the facility will be 100% operational, with
key personnel on call for mission contingency support (GRAF is a member
of the STS mission contingency team). Real time mission support may be
required. There are approximately six Shuttle missions planned each year
that require the lighting analysis and real time support. Software
development and graphical model development shall be required.
Verification and validation with possible collaboration with other
facilities shall be required before new or upgraded software
applications are used for mission support. IT requirements for GRAF
software applications and development: Unix-based OS (Linux and SGI), NT
based Windows OS, C / C++, Unigraphics, Pro-Engineer, Catia, Radiance.
The GRAF typically has at least 5 such activities in progress at any
time, with at least 3 being planned.

**Requirement 1-5-2: The contractor shall perform applied research and
analysis in the Graphics Research and Analysis Facility (GRAF).**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** As required by FURs    **DD250** N

  **Media** Electronic                **ADP** N
  ----------------------------------- -----------------------------------

**Description:** The contractor shall perform graphical analyses of the
ISS Internal Vehicle Configuration (IVC) to support the IVC
configuration management task for which HEFO is responsible. There is
typically at least one graphic analysis in progress. Work is initiated,
scheduled and tracked by FURs. The contractor shall acquire or develop
models of ISS and of internal components including payloads of
sufficient detail to enable the analysis for conflicts with reserved
space, translation corridors, operating windows, etc. A website to house
and disseminate analyses and results shall be maintained. Deliverables
shall include reports, and graphical representations in still or
animated formats. The contractor shall validate and maintain a database
of models acquired or developed for this task. There are typically at
least 5 such activities in progress at any time, with at least 3 being
planned.

**Requirement 1-5-3: The contractor shall provide Internal Vehicle
Configuration (IVC) CAD Support**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 1 report / FUR         **DD250** N

  **Media** Electronic; hard copy;    **ADP** N
  video tape                          
  ----------------------------------- -----------------------------------

**Description:** The Lighting Environment Test Facility (LETF) is part
of the Space Human Factors Laboratory in Flight Projects Division at
NASA Johnson Space Center. Its role is to investigate and evaluate
proposed lighting systems for use on space vehicles to enhance the
visual perception of the crew for both direct and indirect viewing. The
LETF typically has at least 3 projects in progress at any time, with at
least one being planned. Work is initiated, scheduled and tracked by
FURs. This effort includes the investigation, measurement and analyses
of 1) artificial lighting systems such as docking lights, portable
lights and navigation lights; 2) reflective characteristics of surfaces
and the effects of solar lighting; and 3) transmission characteristics
of transparent materials used for visors, displays and windows. In
addition, LETF is active in the research and development of new and
advanced technologies such as solid-state luminaires, photo-luminescence
technology, radio-luminescence technology and the computer modeling of
light. Working in conjunction with the Graphics Research and Analysis
(GRAF), the LETF uses tools such as light meters, colorimeters,
gonio-reflectometers, reflectometers, special purpose luminaires, scale
models and computer modeling to perform its analyses and predictions.
Equipment and personnel will be required to perform occasional after
hours activity in support of training or data collection. Occasional
real-time mission support may be required. I/T: The LETF has the
following specific requirements for LETF software applications: Unix
based OS (Linux for PC), NT based Windows OS, Laboratory equipment with
PC interfaces.

**Requirement 1-5-4: The contractor shall maintain and Expand
Capabilities for Lighting Environment Test Facility and Operations**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** As required by FUR.    **DD250** N

  **Media** Electronic                **ADP** N
  ----------------------------------- -----------------------------------

**Description**: The Usability and Test Analysis Facility (UTAF)
proposes and performs research in the areas of human computer interface,
workstation design, habitability features, and physical ergonomics for
space flight. Work is initiated, scheduled and tracked by FURs. The UTAF
typically has at least 5 projects in progress, with at least 3 being
planned. Proposals are co-authored by the UTAF technical Monitor and
contractor personnel and submitted for peer review. Proposals funded are
to be carried out in the manner of scientific research and technology
development. The contractor shall develop test plans; recruit subjects;
conduct tests; collect data; analyze results; and prepare written
reports and presentations suitable for professional conferences and for
peer reviewed publications. The contractor shall perform research and
technology development in four ongoing projects: use of 'virtual
windows' or large display units for habitats; development of
user-friendly emergency medical procedures; development of requirements
and design concept for multi-purpose restraints and mobility aids for
0-g; analysis and case stuffy of human factors processes for ISS.

The UTAF conducts human computer interaction and workstation usability
evaluations to evaluate the operational suitability of space vehicle
hardware and software components that may be used by flight crews. The
UTAF supports Shuttle and Station programs, and other NASA programs as
requested by FURs. Results of evaluations are provided as technical
reports or as formal responses to program reviews (e.g., Review Item
Discrepancy notes). Evaluations will range from expert analysis by a
single person with appropriate knowledge and skills, to full usability
tests involving writing a test plan, recruiting subjects, conducting the
test and collecting data, analyzing data, and writing and presenting the
technical report.

**Requirement 1-5-5: The contractor shall perform applied research and
analysis in the UTAF.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** As required by FUR.    **DD250** N

  **Media** Electronic                **ADP** N
  ----------------------------------- -----------------------------------

**Description:** Develop and maintain database to track and
configuration manage ABF, GRAF, UTAF and LETF FURs.

**Requirement 1-5-**6: The contractor shall Develop/Maintain ABF, GRAF,
UTAF and LETF Facility Utilization Request (FUR) Database.

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 1 Database             **DD250** N
  ----------------------------------- -----------------------------------

**HEFO Sub TO 6 Decal Process & Catalog**

The contractor shall support the design, development, revision and
maintenance of the Decal Process Document and Catalog (JSC27260). The
contractor shall assess the Decal Catalog on an annual basis and
recommends areas of possible update and expansion. At the direction of
the NASA Technical Monitor, the contractor shall update and implement
expansions. Drafts of the Catalog shall be prepared and technical review
leading to acceptance shall be supported. Upon acceptance, the
contractor shall assist in making the revision available electronically.
The updated catalog is provided to the Decal Design and Production
Facility (DDPF) for inclusion in their website.

**Requirement: 1-6-1:** The contractor shall review and update JSC 27260
Decal Process Document and Catalog

  ----------------------------------- -----------------------------------
  **Schedule** Annual during FY       **M or D** D

  **Quantity** 1 update per year      **DD250** N

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

### HEFO Sub TO 7 Habitability Design

The contractor shall review and evaluate human habitability requirements
and generate habitability concepts and requirements. Detailed data
analyses, design, design documentation, technical reports,
consultations, meetings, and recommendations individualized for each
analysis could be required. There is at least one habitability design
project in progress. The contractor shall work with Habitability
Management and Human Factors teams. The contractor shall perform
Facility Utilization Request (FUR)-initiated reviews, analyses,
evaluations, and habitability concepts. FURs can consist of requests for
conceptual sketches, related analyses, CAD-generated drawings and
small-scale models where applicable to provide sufficient information on
the habitability concept.

**Description:** Develop and maintain database to track and
configuration manage Habitability Design FURs

**Requirement 1-7-**1: The contractor shall Develop/Maintain
Habitability Design Facility Utilization Request (FUR) Database.

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 1 Database             **DD250** N

  **Media** Spreadsheet or            **ADP** N
  appropriate database s/w            
  ----------------------------------- -----------------------------------

**Description:** Review documents as required by ISS Program Office for
habitability design compliance. Evaluate paperwork and report on any
issues. Provide response to NASA TM.

**Requirement 1-7-2: The contractor shall provide Habitability Design
input to ISS End Item Specifications, Verification/Validation Plans, and
Interface Configuration Document (ICDs) for human systems.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 6 Specification, 4     **DD250** N
  Verification, 4 ICD documents       

  **Media** n/a                       **ADP** N
  ----------------------------------- -----------------------------------

**Description:** The contractor shall develop requirements suitable for
use by hardware developers for 0-g and partial-g application.
Requirements support crew habitability in a variety of vehicles,
habitats or workstations, and usable by a variety of implementation
concepts, environments and programs. Rationale and lessons learned must
be included. Implementation of requirements is followed during any
hardware fabrication. Ensure requirements (and verification procedures)
are documented in manner consistent with program guidelines.

**Requirement 1-7-3: The contractor shall develop Habitability Design
Requirements for mockups, designed/fabricated for each system to
fidelity required for concept evaluation.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 1 requirements set per **DD250** N
  concept (6 concepts/year)           

  **Media** Word Documentation        **ADP** N
  ----------------------------------- -----------------------------------

**Description**: The contractor shall develop habitability design
concepts and iterations to each concept as it develops. These can be
presented using a variety of media -- sketch, CAD, small study models.
Details to be specified in FUR to Habitability Design.

**Requirement 1-7-4: The contractor shall develop Habitability Design
concepts and concept iterations.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** As required by FUR.    **DD250** N

  **Media** Media specified in FUR    **ADP** N
  ----------------------------------- -----------------------------------

**Description**: The contractor shall develop a construction schedule,
select materials appropriate for representation of concept; Participate
in fabrication of mockup; Support requests for mockup integration into
SSMTF by utilization of FUR system, with NASA TM. Details to be
specified in FUR to Habitability Design.

**Requirement 1-7-5: The contractor shall support and Oversee
Habitability Design Mockup Construction and Evaluations.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 3 Mockups              **DD250** N

  **Media** Media specified in FUR    **ADP** N
  (usually lo-fidelity)               
  ----------------------------------- -----------------------------------

**Requirement 1-7-6: The contractor shall generate Habitability Design
Evaluation Plan Requirements.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 3 Evaluation Plan      **DD250** N
  requirements sets per year          

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 1-7-7: The contractor shall conduct Habitability Design
Experiments/Analyses According to Evaluation Plans.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 3 Experiments/Analyses **DD250** N

  **Media** N/A                       **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 1-7-8: The contractor shall write Habitability Design
Evaluation Reports of Experiments/Analyses.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 3 Reports/year (1 for  **DD250** N
  each evaluation)                    

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

### HEFO Sub TO 8 Human Engineering Integration

The contractor shall conduct analysis, design and evaluation activities
to validate ISS human engineering and habitability requirements and to
investigate ISS design for general human engineering and habitability
issues. This includes participation in design reviews of ISS components
including those produced under the prime contract, produced by
International Partners, and produced by NASA as Government Furnished
Equipment. The contractor shall conduct technical evaluations of
human/machine interfaces including, but not limited to topics such as
anthropometry and biomechanics, lighting, validation for human
environment designs, etc., placing an emphasis on ways to optimize crew
operations and habitability aboard ISS. The task shall include detailed
data analyses, technical reports, consultations, meeting and
recommendations individualized for each analysis.

**Description**: The contractor shall support 6 bench reviews per year
and work any squawks, problem reports, or TPSs that deal with GFE
hardware labeling. Encompasses coordinating with hardware providers at
USA FCE/EVA at JSC or Payload Ground Operations Contract personnel
(PGOC) at KSC to obtain issue information, hardware provider point of
contact information (or from ISS/OX GFE hardware representative).
Determine the information that should be on the labels and facilitate
their manufacture and shipment with the Decal Design and Production
Facility (DDPF) and placement with hardware provider, USA FCE/EVA and/or
PGOC.

**Requirement 1-8-1:** The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: Support to Spaceflight Bench Reviews

  ----------------------------------- -----------------------------------
  **Schedule** Per Mission Launch     **M or D** M
  schedules                           

  **Quantity** 6 reviews/year         **DD250** N

  **Media** N/A                       **ADP** N
  ----------------------------------- -----------------------------------

**Description:** By direction of the NASA TM, the contractor shall
participate in ISS Program design reviews; Participate in requirements
reviews by evaluating the data packages to determine if ISS human
engineering design requirements documented in the ISS System
Specification (SSP41000) and ISS Flight Crew Integration Standard
(SSP50005) are properly represented in lower level ISS requirements
documents; Evaluate data packages to determine if the design is
compliant with ISS human engineering requirements; Document and describe
human engineering issues on RID form or issue form and submit to HEFO
prior to submission to review forum; Track/defend human engineering
issues till issue closed with concurrence of issue initiator. The
contractors shall provide a status of each issue identified during ISS
design review documented and presented to HEFO personnel;
Document/maintain status of issues critical to ISS flight crew support
and integration in Human Engineering Action Item Database; Prioritize
issues; Document formal reports on human engineering issues needing
significant research; provide recommendations based on investigation;
Provide briefing on all RIDs and proceedings of Design Review to HEFO.

**Requirement 1-8-2:** The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: shall represent FCS&I's interest in 5 ISS
Program design reviews (design, requirements, acceptance, configuration
audits, etc at module, rack or sub-rack level).

  ----------------------------------- -----------------------------------
  **Schedule** Per review date set by **M or D** D
  ISSPO                               

  **Quantity** 1 comprehensive        **DD250** N
  briefing/Design Review; 5 design    
  reviews/year                        

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

**Description:** The contractor shall organize formal ISS Change
Requests (CRs) received from Configuration Management (CM) Receipt Desk
and the Space and Life Sciences (SLSD) CM Receipt Desk; distribute the
Hunan Engineering-related CRs to Habitability & Human Factors personnel
for evaluation. As contractor-evaluator, review CRs; identify human
engineering impacts; deliver statement of issues or acceptance to
contractor-distributor. Contractor-distributor integrates responses from
specified organizations within HHF; provide integrated HHF reply to ISS
Program Office and SLSD CM Receipt Desk. If issues discovered,
contractor-evaluator may be required to present summary of CR to
Bioastronautics Flight Activities Control Board (FACB).

**Requirement 1-8-**3: The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: shall provide coordinated H&HF review and
inputs to change requests received from ISSPO and/or SA Configuration
Management Desk.

  ----------------------------------- -----------------------------------
  **Schedule** Per ISS Program Office **M or D** D
  CM Receipt Desk                     

  **Quantity** 1 integrated           **DD250** N
  response/request; 25 requests/year  

  **Media** Word document/Excel       **ADP** N
  spreadsheet                         
  ----------------------------------- -----------------------------------

**Description:** The contractor shall evaluate compliance paperwork as
provided by hardware or module developers and provide response to NASA
TM. At direction of NASA TM, the contractor shall participate in ISS
Program Verification Test reviews and observations including
verification closure and process sampling per ISS Program Office
schedule.

**Requirement 1-8-**4: The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: Verification -- shall evaluate compliance
paperwork received from hardware developers; shall provide HF&H
recommendation/concurrence.

  ----------------------------------- -----------------------------------
  **Schedule** Per ISS Program Office **M or D** D

  **Quantity** 1 response/compliance  **DD250** N
  evaluation; 5 reviews/year          

  **Media** Word documentation/Excel  **ADP** N
  spreadsheet                         
  ----------------------------------- -----------------------------------

**Description:** The contractor shall assist the ISS designer in
interpreting SSP 50005 and related human engineering requirements to
affect consistent application of the requirement in all ISS hardware.
Results from assessing ambiguous requirements are documented; reported
to HEFO personnel; fed to Man-Systems Integration Standards (MSIS)
update process. The contractor shall prepare up to 8 human engineering
requirements assessment reports, NTE an average of 16 hours/report.

**Requirement 1-8-**5: The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: Assist designers in interpretation of SSP50005
requirements and related H&HF requirements to affect consistent
application in all ISS hardware.

  ----------------------------------- -----------------------------------
  **Schedule** Per ISS Program Office **M or D** D

  **Quantity** 8 reports              **DD250** N

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

**Description:** The contractor shall support ISS Program GFE design
reviews throughout the hardware design cycle by reviewing documentation,
drawings and hardware to ensure that labels have been manufactured and
placed on the flight hardware in accordance with ISS Program
requirements. Support for design review to include review of data,
writing of RIDs and resolving RIDs.

**Requirement 1-8-**6: The contractor shall perform Human Engineering
Integration for ISS/Flight Crew Support and Integration (FCS&I)
Integrated Product Team: Review ISS labels for human factors
acceptability.

  ----------------------------------- -----------------------------------
  **Schedule** Per ISS Program Office **M or D** D

  **Quantity** 6 design reviews       **DD250** N

  **Media** Word Document             **ADP** N
  ----------------------------------- -----------------------------------

### HEFO Sub TO 9 Educational Outreach

The contractor shall support educational outreach activity that can
include a variety of public affairs events, JSC-sponsored events (e.g.,
Open House), consulting with design and human factors students, hosting
design/human factors student interns, and interface with
NSBRI-affiliated institutions and academia. Academic outreach is a
strong component of Human Factors and Habitability. Summer faculty
fellows and accompanying graduate students and other visitors may be
accommodated in one or more facilities for limited time periods. Email
communication with professors, schedule planning and visitation to
campuses has been included. Academic outreach is the primary focus for
Human Systems Development under the conceptual design area. The scope
includes mentoring of classroom/studio activities for
architectural/industrial design majors. Civil servants serve as joint
coordinators of the semester tasks, studio critics, and guest lecturers.
The contractor shall provide the opportunity to serve as critic to the
student presentations. During the course of an academic year, there have
been up to three universities engaging NASA civil servants and
contractors, serving as technical experts for the students.

**Description:** The contractors shall support major NASA outreach
activities including Open House, displays at conferences, meetings,
other activities. Prepare material describing facility activities and
products; present materials; staff booths. Serve as mentor/student
reviewer during academic reviews where NASA has served as a consultant.

Requirement 1-9-1: The contractors shall support JSC Educational/Public
Affairs Events -- Design Displays & Booth Staffing

  ----------------------------------- -----------------------------------
  **Schedule** 4 Events/4 Student     **M or D** D
  Reviews per FY                      

  **Quantity** 4 Exhibits/4 reviews   **DD250** N

  **Media** 3-Dimensional Scale       **ADP** N
  Models/CRD-ROM/Multi-media          
  ----------------------------------- -----------------------------------

**Documents Applicable to Habitability and Human Factors Example Task
Order available in the Technical Library:**

Facility Utilization Request Examples (FURs)

SSP50564

SSP50261-01

IVC Website

OH Experience Reports

Data Collection

Readiness Reports

OH Process Documents

OH Website

JSC Form 998

JSC Form 732

JSC 27260

## Task Order 2: HACO Exercise Project Task Order

## 

##  Human Adaptation and Countermeasures.............................HACO 

### 

THE PERIOD OF PERFORMANCE FOR THE HACO EXERCISE PROJECT TASK ORDER IS:
4/1/2003 -- 3/31/2004

The Human Adaptation and Countermeasures Office (HACO) is responsible
for the administration of the Exercise Countermeasures Project (ECP).
The goal of ECP is the development and implementation of effective and
efficient exercise countermeasures to maintain, enhance, and assure the
performance and health of Astronauts during all phase of mission
training and operations. ECP follows a systematic research process
outlined by the Countermeasures Evaluation and Validation Project
(CEVP), and uses the Integrated Test Regimen (ITR) to evaluate and
validate potential exercise countermeasures. The objectives of ECP are:

> 1\. To evaluate and validate exercise hardware, modalities, and
> routines to determine their efficacy and efficiency as countermeasures
> to loss of bone and muscle strength, and cardio-respiratory functional
> capacity associated with long-duration exposure to micro-gravity,
>
> 2\. To determine the effect of pre-flight Astronaut physical
> conditioning on all phases of in-flight physiological adaptation
> responsiveness and health maintenance during short-term and
> long-duration exposure to micro-gravity
>
> 3\. To determine the effect of in-flight physical conditioning and
> specific exercise modalities and routines on post-flight test
> responses and rehabilitation after short-term and long-duration
> exposure to micro-gravity
>
> 4\. To determine the effectiveness of the ISS Exercise Plan in the
> maintenance and promotion of crewmember health during ISS missions
>
> 5\. To develop descriptive profiles and summary statistics of ISS crew
> compliance to the Increment Exercise Plan, and establish correlations
> among pre-flight, in-flight, and post-flight factors and variable
> measures. Evaluation and validation of exercise countermeasures are
> conducted using both ground-based and flight-based research studies.
> Ground-based research activities are conducted in the NASA/JSC
> Exercise Physiology Laboratory (EXL), and other NASA or university
> laboratories, while flight-based research activities are conducted
> aboard the KC135, STS, and ISS.

Data obtained from Medical Assessment Testing (MAT) using defined
Medical Requirement Integration Document (MRID) protocols and procedures
(ITR data from MR026L, MR038L, MR077L, MR078L, MR079L, MR080L, and
MR082L) is an important component of the evaluation and validation
process of ECP. ECP research findings are communicated to the Astronaut
Strength Conditioning and Rehabilitation (ASCR) group and Flight
Surgeons for use in formulating Astronaut exercise prescriptions for
physical conditioning and rehabilitation programs.

The objectives of ECP are achieved through ground-based research (7.1),
flight-based research (7.2), and project support activities (7.3).

######## HACO Sub TO 1 Ground Research Activities

The performance of ground-based research activities is an important
component of ECP. Specific activities associated with ground-based
research include:

1.  Identification and evaluation of potential exercise countermeasures
    conditioning routines.

2.  Identification and evaluation of potential exercise countermeasures
    hardware and modalities.

3.  Development of exercise countermeasure functional requirements of
    CheCS hardware and software products.

4.  Review and track in-flight hardware performance and provide
    Increment summary reports.

5.  Development of exercise contingency plans for hardware failures.

6.  Development, management, and execution of man-in-the-loop test
    programs and protocols.

7.  Development, management, and execution of NASA-sponsored
    experimental studies (physical conditioning and bed rest) to
    evaluate and validate potential exercise countermeasure candidates.

8.  Development, management, and execution of Medical Assessment Testing
    (MAT) protocols and Prebreathe protocol prescriptions

9.  Conduct evaluation of in-flight Exercise Plan crew compliance and
    correlate with pre-, in-, and post-flight MAT data.

10. Development of Medical Requirements Integration Document
    definitions.

11. Evaluation of Russian and joint US/Russian medical exercise
    protocols.

12. Development, management, and maintenance of a data set of MAT
    subjects and calculation of group summary statistics to establish
    group profiles and variable regression equations.

13. Serve as Principal Investigator and develop NRA research proposals
    and Supplemental Mission Objectives (SMO) using relevant Integrated
    Testing Regimen elements to validate exercise countermeasure
    hardware, contingency modalities, and conditioning routines for use
    during space flight.

```{=html}
<!-- -->
```
14. Support Exercise Integration Action Team (EIAT), and Bone, Muscle,
    and Exercise Integrated Product Team (BME-IPT) meetings and
    activities.

15. Develop and maintain a data set of EVA Pre-Breathe exercise protocol
    prescriptions and group summary statistics to establish a EVA
    Astronaut group profile and variable regression equations.

16. Support of bi-weekly Russian telecons with Institute of Biomedical
    Problems (IBMP).

**Description:** The contractor shall prepare and deliver NRA and SMO
proposal(s) to validate ground operational exercise countermeasure
hardware, contingency modalities, and conditioning routines for use in
microgravity environments. Project completion reports of identified
research projects to include summary abstract, statement of the problem,
description of approach, results, discussion of findings, references,
and recommendations for further study. Document format should meet
standards for NASA technical reports and peer-review scientific and
medical journals.

The contractor shall prepare and deliver research protocols, methods and
procedures, subject recruitment, test readiness reviews, data
collection, data analysis, written project summaries and manuscripts to
support specified ground exercise countermeasures project development.
Document format should meet standards for NASA technical reports and
peer-review scientific and medical journals.

**Requirement 2-1-1: The contractor shall prepare and deliver NRA and
SMO proposal(s) .**

  ---------------------------------------- ------------------------------
  **Schedule** Completed proposal will be  **M or D** D
  delivered no later than 2 months after   
  initial call for proposals.              

  **Quantity** 2 proposals/year            **DD250** N

  **Media** Word and Excel, PowerPoint     **ADP** N
  format                                   
  ---------------------------------------- ------------------------------

**Description:** The contractor shall prepare and deliver completion
reports of MAT and EVA Pre-breathe testing in support of mission medical
requirements and research studies to evaluate and validate the in-flight
ISS Exercise Plan Summary reports of individual MAT and EVA Pre-breathe
sessions will include medical data related to description of the
subject, and pertinent physiological data specific to the test.

**Requirement 2-1-2: The contractor shall prepare and deliver completion
reports of MAT and EVA Pre-breathe testing.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 40 MAT reports/ 20 EVA **DD250** N
  Pre-breathe reports/year            

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

######## HACO Sub TO 2 Flight Research Activities

The performance of flight-based (micro-gravity environments) research
activities is an important component of ECP. Specific activities
associated with flight-based research include preparing and delivering
completion reports of MAT and EVA Pre-breathe testing in support of
mission medical requirements and research studies to evaluate and
validate the in-flight ISS Exercise Plan. Summary reports of individual
MAT and EVA Pre-breathe sessions will include medical data related to
description of the subject, and pertinent physiological data specific to
the test.

**Requirement 2-2-1: The contractor shall prepare and deliver SMO
proposal(s) to validate in-flight operational exercise countermeasure
hardware and modalities, contingency modalities, and physical
conditioning routines related to mission operations in micro-gravity
environments.**

  ---------------------------------------- ------------------------------
  **Schedule** Delivered no later than     **M or D** D
  three months after call for proposals    

  **Quantity** 1 proposal/year             **DD250** N

  **Media** Word and Excel, PowerPoint     **ADP** N
  format                                   
  ---------------------------------------- ------------------------------

The contractor shall manage and execute in-flight research protocols and
related activities conducted aboard the KC135, STS, and ISS. Project
completion reports of identified flight research projects to include
summary abstract, statement of the problem, description of approach,
results, discussion of findings, references, and recommendations for
further study. Document format should meet standards for NASA technical
reports and peer-review scientific and medical journals. Summary reports
of individual in-flight MAT sessions will include medical data related
to description of the subject, and pertinent physiological data specific
to the test.

**Requirement 2-2-2: The contractor shall prepare project completion
reports of identified flight research projects to include summary
abstract, statement of the problem, description of approach, results,
discussion of findings, references, and recommendations for further
study. Document format should meet standards for NASA technical reports
and peer-review scientific and medical journals.**

  ------------------------------------ ----------------------------------
  **Schedule** Project completion      **M or D** D
  reports will be delivered no later   
  than three months after completion   
  of data collection.                  

  **Quantity** 1 Project completion    **DD250** N
  report                               

  **Media** Word and Excel, PowerPoint **ADP** N
  format                               
  ------------------------------------ ----------------------------------

Requirement 2-2-3: Summary reports of individual in-flight MAT sessions
will include medical data related to description of the subject, and
pertinent physiological data specific to the test

  ------------------------------------ ----------------------------------
  **Schedule** Summary reports will be **M or D** D
  delivered no later than three months 
  after completion of data collection. 

  **Quantity** 72 summary reports/year **DD250** N

  **Media** Word and Excel, PowerPoint **ADP** N
  format                               
  ------------------------------------ ----------------------------------

**Requirement 2-2-4: The contractor shall prepare and deliver ISS
Increment Exercise Plan Compliance Profile project summary report
documenting:**

-   **ASCR exercise prescription records**

-   **Records of Crew exercise modality, frequency, intensity, and
    duration**

-   **Calculations of Crewmember compliance with Exercise Prescription**

-   **Relationship of compliance with pre-flight, in-flight, and
    post-flight MAT test scores**

**Project completion reports of identified flight research projects to
include summary abstract, statement of the problem, description of
approach, results, discussion of findings, references, and
recommendations for further study. Document format should meet standards
for NASA technical reports and peer-review scientific and medical
journals. Summary reports of individual in-flight MAT sessions will
include medical data related to description of the subject, and
pertinent physiological data specific to the test.**

  ----------------------------------- -----------------------------------
  **Schedule** Project completion     **M or D** D
  reports will be delivered no later  
  than three months after completion  
  of data collection.                 

  **Quantity** 3 project summary      **DD250** N
  reports/ year                       

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

**Requirement 2-2-5: The contractor shall prepare and deliver a database
recording and summarizing in-flight hardware performance problems and
communications with appropriate engineering personnel.**

  ------------------------------------------ ----------------------------
  **Schedule** 9/30/03                       **M or D** D

  **Quantity** 1 Database                    **DD250** N

  **Media** Excel                            **ADP** N
  ------------------------------------------ ----------------------------

########  

######## 

######## 

######## HACO Sub TO 3 Project Support Activities

ECP ground-based and flight-base research activities require support of
a number of mission-related activities. These activities include:

1\. Attendance at and contributions to meetings of specific groups
including the:

> a\. Bone, Muscle, and Exercise Integrated Product Team (BME-IPT)
>
> b\. Exercise Integration Action Team (EIAT)
>
> c\. Exercise Physiology Laboratory (EXL)
>
> d\. International meetings in support of technical hardware
> development
>
> e\. Engineering Directorate related to the development of hardware
> functional requirements
>
> f\. Russian IBMP/US bi-weekly telecon series

2\. Development of meeting minutes and listing action items for
designated meetings

3\. Research support activities related to subject recruitment and
selection, primary acceptance testing, development of experimental
designs

4\. Presentations of ECP research findings to space science and medicine
groups

5\. Maintenance of a EXL laboratory event and responsibility Action
Tracker

**Requirement 2-3-1: The contractor shall attend BME-IPT meetings and
related-activities, and prepare and deliver minutes of said meetings.
The contractor shall deliver weekly reports of EXL ground-based and
flight-base research activities; deliver weekly Action Tracker of EXL
ground-based and flight-base research activities and staff
responsibilities; deliver attendance records of weekly EIAT meetings,
and weekly/monthly BME-IPT meetings.**

  ----------------------------------- -----------------------------------
  **Schedule** Weekly reports         **M or D** D
  provided on Monday for immediate    
  past week                           

  **Quantity** 1 summary report per   **DD250** N
  week                                

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

**Requirement 2-3-2 : The contractor shall prepare and deliver weekly
and monthly status reports of laboratory activities, including meetings
attended, MAT and EVA Pre-breathe sessions, and research testing
sessions; deliver weekly reports of EXL ground-based and flight-base
research activities; deliver weekly Action Tracker of EXL ground-based
and flight-base research activities and staff responsibilities; deliver
attendance records of weekly EIAT meetings, and weekly/monthly BME-IPT
meetings.**

  ----------------------------------- -----------------------------------
  **Schedule** Weekly reports         **M or D** D
  provided on Monday for immediate    
  past week.                          

  **Quantity** 1 status report per    **DD250** N
  week/ 1 status report per month     

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

**Requirement 2-3-3: The contractor shall manage development,
evaluation, and implementation of functional exercise requirements
documents for Crew Health Crew System (CheCS) hardware and software
upgrades.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 2 requirements         **DD250** N
  documents/year                      

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

**Requirement 2-3-4: The contractor shall prepare and deliver exercise
contingency plans for CEVIS, TVIS, and iRED hardware failures.**

  ------------------------------------ ----------------------------------
  **Schedule** 9/30/03                 **M or D** D

  **Quantity** 4 contingency           **DD250** N
  plans/year                           

  **Media** Word and Excel, PowerPoint **ADP** N
  format                               
  ------------------------------------ ----------------------------------

**Requirement 2-3-5: The contractor shall prepare and deliver Medical
Requirements Integration Document definitions.**

  ----------------------------------- -----------------------------------
  **Schedule** 9/30/03                **M or D** D

  **Quantity** 1 MRID per year        **DD250** N

  **Media** Word and Excel,           **ADP** N
  PowerPoint format                   
  ----------------------------------- -----------------------------------

**Documents Applicable to Human Adaptation and Countermeasures Example
Task Order available in Technical Library:**

Example Grant Proposal

MR082L020501

Procedures for Exercise

Results of ISS Interim Resistance Exercise

SMO iRED Best Rest

SMO Proposal 041902

SMO Proposal iRED Bed Rest

## Task Order 3: SMHCSO Medical Informatics and Health Care Systems Task Order

## 

## Space Medicine and Health Care Systems.........................SMHCSO 

###  

THE PERIOD OF PERFORMANCE FOR THE SMHCSO MEDICAL INFORMATICS AND HEALTH
CARE SYSTEMS TASK ORDER IS: 4/1/2003 -- 3/31/2004

Medical Informatics and Healthcare Systems (MIHCS) will operate,
intelligent, robust, reliable, and secure enterprise-wide comprehensive
Medical Information Management Solutions with increasing levels of
autonomy for use on Earth, LEO & Exploration Class Missions. In
particular, Medical Informatics and Healthcare Systems works with the
Flight Medicine Clinic in support of electronic medical records, with
the epidemiology group in support of long-term astronaut data
collections, and with the concept of the Mission Extended Medical
Enterprise -- working with data producers, analyzers and distributors at
NASA JSC, NASA in general, and the International Partners.

### SMHCSO Sub TO 1 MIHCS and CMIS Operations

The contractor shall support the Comprehensive Medical Information
System (CMIS), including Electronic Medical Records, Occupational
Medicine scheduling system, workflow analysis, interfaces between
systems, and user support, user training, project management; Maintain
operations of computer systems to industry standards with restoration of
operations after major incidents at a 24 hour maximum. All operations
must conform to the Privacy Act of 1974 with movement toward being HIPAA
compliant by 2004. The Flight Medicine Clinic has 20 physicians with 8
regularly seeing patients, 4 nurses, and 800+ patients, with about 400
visits occurring each month. The JSC clinic has 5 physicians, 6 nurses,
and 12,000 patients, with about 30 visits occurring each day.

**Requirement 3-1-1: MIHCS-CMIS Operations: The contractors shall secure
Backup Electronic Medical Record for Flight Medicine Clinic.**

  ----------------------------------- -----------------------------------
  **Schedule** Daily incremental,     **M or D** D
  weekly full                         

  **Quantity** Weekly report of       **DD250** N
  backup status                       

  **Media** Electronic report         **ADP** N
  (MSWord) + tape or CD backup of     
  files                               
  ----------------------------------- -----------------------------------

**Requirement 3-1-2: MIHCS-CMIS Operations: The contractor shall update
Electronic Medical Record Software (Medicalogic's Logician) in the
Flight Medicine Clinic.**

  ----------------------------------- -----------------------------------
  **Schedule** As updates become      **M or D** D
  available but no more than twice    
  per year for the server, as needed  
  for clients.                        

  **Quantity** 2 updates for server;  **DD250** N
  6 updates for clients.              

  **Media** Electronic report (MSWord **ADP** N
  format)                             
  ----------------------------------- -----------------------------------

**Requirement 3-1-3: MIHCS-CMIS Operations: The contractor shall
maintain Electronic Medical Record Software (Medicalogic's Logician) in
the Flight Medicine Clinic.**

  ----------------------------------- -----------------------------------
  **Schedule** As needed for minor    **M or D** D
  modifications to the software       
  installation to better support the  
  users.                              

  **Quantity** Continual              **DD250** N

  **Media** Electronic report         **ADP** N
  (MSWord)                            
  ----------------------------------- -----------------------------------

**Requirement 3-1-4: MIHCS-CMIS Operations: The contractor shall
maintain Client and Server Computers for the Electronic Medical Record
in the Flight Medicine Clinic.**

  ----------------------------------- -----------------------------------
  **Schedule** As needed for minor    **M or D** D
  modifications to the client and     
  server hardware installation(e.g.   
  memory) to better support the       
  users.                              

  **Quantity** 4 updates              **DD250** N

  **Media** Electronic report         **ADP** N
  (MSWord)                            
  ----------------------------------- -----------------------------------

**Requirement 3-1-5: Operations: The contractor shall maintain Computer
Network for the Flight Medicine Clinic**.

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** -                              **DD250** N

  **Media** Electronic report (MSWord)        **ADP** N
  ------------------------------------------- ---------------------------

**Requirement 3-1-6: MIHCS-CMIS Operations: The contractor shall
document CMIS Operational Procedures for Flight Medicine Clinic.**

  ------------------------------------------- ---------------------------
  **Schedule** 1/31/2003                      **M or D** D

  **Quantity** 1 document, with 1 update      **DD250** N

  **Media** Electronic document and printed   **ADP** N
  version                                     
  ------------------------------------------- ---------------------------

**Requirement 3-1-7: MIHCS-CMIS Operations: The contractor shall keep
forms, reports, and data up to date for EMR software in the Flight
Medicine Clinic.**

  ----------------------------------- -----------------------------------
  **Schedule** Weekly                 **M or D** D

  **Quantity** Ongoing, 1 form or     **DD250** N
  report per week.                    

  **Media** Electronic report,        **ADP** N
  Logician form, Crystal Reports      
  report.                             
  ----------------------------------- -----------------------------------

**Requirement 3-1-8: MIHCS-CMIS Operations: The contractor shall
maintain Data Dictionary for Flight Medicine Clinic Software.**

  ----------------------------------- -----------------------------------
  **Schedule** Quarterly              **M or D** D

  **Quantity** 4 times per year       **DD250** N

  **Media** Electronic report         **ADP** N
  (MSWord)                            
  ----------------------------------- -----------------------------------

**Requirement 3-1-9: MIHCS-CMIS Operations: The contractor shall
interface with ODIN for support of electronic medical record operations
in the Flight Medicine Clinic, e.g., tracking network problems.**

  ------------------------------------------ ----------------------------
  **Schedule** As needed.                    **M or D** D

  **Quantity** -                             **DD250** N

  **Media** Electronic report (MSWord)       **ADP** N
  ------------------------------------------ ----------------------------

**Requirement 3-1-10: MIHCS-CMIS Operations: The contractor shall
operate and Maintain Electronic scheduling in Logician for JSC Clinic**

  ------------------------------------------- ---------------------------
  **Schedule** Monthly                        **M or D** D

  **Quantity** 12/year                        **DD250** N

  **Media** Electronic report (MSWord)        **ADP** N
  ------------------------------------------- ---------------------------

**Requirement 3-1-11: MIHCS-CMIS Operations: The contractor shall
support and coordinate the EMR clinical work team consisting of civil
servants, contractors, and clinical staff. Work team's purpose is to
prioritize activities (e.g. which form to update first), make decisions
about implementation plans, and generally oversee the operations of the
EMR in the Flight Medicine Clinic.**

  ------------------------------------------- ---------------------------
  **Schedule** Monthly                        **M or D** D

  **Quantity** Support 1.5 hour meeting       **DD250** N
  weekly, 1 monthly report                    

  **Media** Electronic report                 **ADP** N
  ------------------------------------------- ---------------------------

**Requirement 3-1-12: MIHCS-CMIS Operations: The contractor shall
coordinate and provide user training for the EMR. Approx 10 new users
per year. Users are nurses and flight surgeons.**

  ------------------------------------------- ---------------------------
  **Schedule** Monthly                        **M or D** D

  **Quantity** 10 sessions                    **DD250** N

  **Media** Electronic report                 **ADP** N
  ------------------------------------------- ---------------------------

**Requirement 3-1-13: MIHCS-CMIS Operations: The contractor shall
provide help desk capabilities in support of the EMR users. Continuous
support during normal business hours. On call support after hours (max 4
hour response).**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Weekly reports                 **DD250** N

  **Media** Electronic report                 **ADP** N
  ------------------------------------------- ---------------------------

### SMHCSO Sub TO 2 MIHCS and Longitudinal Study of Astronaut Health (LSAH)

Longitudinal Study of Astronaut Health (LSAH) maintenance, documentation
and report generation. Microsoft SQL server database with data on about
800 people. See LSAH study design.

Requirement 3-2-1: MIHCS-LSAH Operations: The contractor shall support
data entry of current and historical medical data using SNOMED and ICD9
coding.

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** 125 forms per week.            **DD250** N

  **Media** Data entry into LSAH database,    **ADP** N
  electronic report                           
  ------------------------------------------- ---------------------------

**Requirement 3-2-2: MIHCS-LSAH Operations: The contractor shall secure
Backup of LSAH database**

  ----------------------------------- -----------------------------------
  **Schedule** Daily incremental,     **M or D** D
  weekly full                         

  **Quantity** 2 copies of backup     **DD250** N
  media: one on-site, one off-site;   
  52 weekly backups per year          

  **Media** Electronic report         **ADP** N
  (MSWord) + tape or CD backup of     
  files.                              
  ----------------------------------- -----------------------------------

**Requirement 3-2-3: MIHCS-LSAH Operations: The contractor shall
maintain LSAH database (MS SQL server) including user support of
functionality.**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Weekly reports                 **DD250** N

  **Media** Electronic report                 **ADP** N
  ------------------------------------------- ---------------------------

Requirement 3-2-4: MIHCS-LSAH Operations: The contractor shall prepare
and mail newsletters to study participants

  ---------------------------------------- ------------------------------
  **Schedule** Twice per year              **M or D** D

  **Quantity** 2 newsletters per year,     **DD250** N
  approx 800 newsletters, newsletter is    
  approx 4 pages.                          

  **Media** Paper newsletter, electronic   **ADP** N
  report                                   
  ---------------------------------------- ------------------------------

**Requirement 3-2-5: MIHCS-LSAH Operations: The contractor shall
maintain contact with study participant (if newsletter in Requirement 5
undeliverable, try to locate participant).**

  ----------------------------------- -----------------------------------
  **Schedule** ongoing                **M or D** D

  **Quantity** 3 comparables for each **DD250** N
  astronaut, approx 200 astronauts.   

  **Media** Electronic report         **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 3-2-6: MIHCS-LSAH Operations: The contractor shall review
and update LSAH manual of procedures**

  ---------------------------------------- ------------------------------
  **Schedule** Twice per year              **M or D** D

  **Quantity** 2 updates per year.         **DD250** N

  **Media** Electronic manual, electronic  **ADP** N
  report                                   
  ---------------------------------------- ------------------------------

**Requirement 3-2-7: MIHCS-LSAH Operations: The contractor shall review
and update IRB approval for LSAH**.

  ----------------------------------------- -----------------------------
  **Schedule** Once per year                **M or D** D

  **Quantity** 1                            **DD250** N

  **Media** Electronic documentation,       **ADP** N
  electronic report                         
  ----------------------------------------- -----------------------------

**Requirement 3-2-8: MIHCS-LSAH Operations: The contractor shall support
LSAH report generation for approved data requestors (e.g. flight
surgeons, medical research personnel, etc.).**

  ----------------------------------------- -----------------------------
  **Schedule** As requested                 **M or D** D

  **Quantity** 27 per year.                 **DD250** N

  **Media** Electronic or paper research    **ADP** N
  report, electronic report of activities   
  ----------------------------------------- -----------------------------

**Requirement 3-2-9: MIHCS-LSAH Operations: The contractor shall refine
and update SNOMED terminology and support for back-coding to ICD9.**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** 27 per year                    **DD250** N

  **Media** Electronic documentation,         **ADP** N
  electronic report of activities             
  ------------------------------------------- ---------------------------

**SMHCSO Sub TO 3 MIHCS and MEME**

Mission Extended Medical Enterprise (MEME) maintenance, documentation,
training, user support, and coordination with committees. MEME includes
support for remote access to medical data by authorized personnel
(flight surgeons and international partners), secure backup of data,
virtual private networks, public key encryption, and maintenance of
web-based and database services using Cold Fusion, Microsoft SQL.

**Requirement 3-3-1: MIHCS-MEME Operations: The contractor shall support
for operational systems in the areas of network administration, data
administration, and application support.**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Ongoing                        **DD250** N

  **Media** Electronic report of activities,  **ADP** N
  electronic documentation                    
  ------------------------------------------- ---------------------------

**Requirement 3-3-2: MIHCS-MEME Operations: The contractor shall support
and coordinate the Medical Informatics IPT**

  ------------------------------------------- ---------------------------
  **Schedule** Monthly                        **M or D** D

  **Quantity** 12/year                        **DD250** N

  **Media** Electronic report of activities,  **ADP** N
  electronic minutes                          
  ------------------------------------------- ---------------------------

**Requirement 3-3-3: MIHCS-MEME Operations: The contractor shall
coordinate and provide user training on MEME user applications, users
include other JSC personnel (approx 100), international partners (approx
25), often using vendor training material for applications such as FTP,
VPN, digital certificates, etc.**

  ------------------------------------------- ---------------------------
  **Schedule** Monthly                        **M or D** D

  **Quantity** 12 sessions                    **DD250** N

  **Media** Electronic reports                **ADP** N
  ------------------------------------------- ---------------------------

**Requirement 3-3-4: MIHCS-MEME Operations: The contractor shall provide
help desk capabilities in support of the MEME users. Continuous support
required during normal business hours. On call support required after
hours (max 4 hour response).**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Weekly reports                 **DD250** N

  **Media** Electronic report                 **ADP** N
  ------------------------------------------- ---------------------------

### SMHCSO Sub TO 4 MIHCS and Security

Security, Authentication and Confidentiality processes include
compliance with policies, procedures and audits; remote authentication
via technologies like PKI and retinal scans; and secure communication
via technologies like PKI and VPN; user training for secure system;
documentation. All operations must conform to the Privacy Act of 1974
with movement toward being HIPAA compliant by 2004.

**Requirement 3-4-1: MIHCS-Security: The contractor shall maintain
compliance with policies, procedures and audits (Privacy Act of 1974,
HIPAA, NASA security requirements).**

  ----------------------------------------- -----------------------------
  **Schedule** Semi-Annual                  **M or D** D

  **Quantity** Security audits, 1 I/T       **DD250** N
  security plan update, monthly reports on  
  activities.                               

  **Media** Electronic reports, electronic  **ADP** N
  documents                                 
  ----------------------------------------- -----------------------------

**Requirement 3-4-2: MIHCS-Security: The contractor shall support remote
authentication of flight surgeons, medical personnel (including
international partners) using technology e.g., Entrust.**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Weekly reports, user           **DD250** N
  documentation as needed                     

  **Media** Electronic documentation,         **ADP** N
  electronic reports                          
  ------------------------------------------- ---------------------------

**Requirement 3-4-3: MIHCS-Security: The contractor shall secure
communication for transmission of sensitive information. Includes at
least the use of encryption software, virtual private networks.**

  ------------------------------------------- ---------------------------
  **Schedule** Ongoing                        **M or D** D

  **Quantity** Weekly reports, user           **DD250** N
  documentation as needed                     

  **Media** Electronic documentation,         **ADP** N
  electronic reports                          
  ------------------------------------------- ---------------------------

**Requirement 3-4-4: Computer Security: The contractor shall maintain
Computer Security for the Flight Medicine Clinic, LSAH, and MEME.**

  ---------------------------------------- ------------------------------
  **Schedule** Twice per year              **M or D** D

  **Quantity** 2 security audits, updated  **DD250** N
  plan when new conditions require         
  updating.                                

  **Media** Electronic report (MSWord)     **ADP** N
  ---------------------------------------- ------------------------------

**Requirement 3-4-5: Computer Security Plan: The contractor shall update
the security plans for the Flight Medicine Clinic, LSAH, and MEME as
needed to accommodate changes in security.**

  ------------------------------------ ----------------------------------
  **Schedule** Not to exceed 4         **M or D** D
  times/year                           

  **Quantity** Not to exceed 4 updates **DD250** N
  per each plan                        

  **Media** Electronic report (MSWord) **ADP** N
  ------------------------------------ ----------------------------------

**Documents Applicable to Space Medicine Health Care Systems Example
Task Order available in the Technical Library:**

CMIS Weekly

LSAH Weekly

LSAH Handbook of Operations

MEME Weekly

### Task Order 4: SMHCSO Medical Operations Task Order 

## 

## 

## Space Medicine and Health Care Systems........................\...SMHCSO 

### THE PERIOD OF PERFORMANCE FOR THE SMHCSO Medical Operations Task Order IS: 4/1/2003 -- 3/31/2004

[Overview:]{.underline}

Space Medicine and Health Care Systems is divided into seven sub-tasks:

-   Space Shuttle Medical Operations

-   International Space Station (ISS) Medical Operations

-   Astronaut Health

-   Medical Operations Training

-   International Medical Operations Support

-   Medical Contingency Operations

-   Medical Logistics

[Assumptions:]{.underline}

The following assumption is made regarding Shuttle flight frequency:
five (5) Shuttle missions occur per year. Each Shuttle mission is 5 to
20 days in duration. Those five missions are broken out as follows:

-   Three (3) Shuttle missions per year to the ISS for crew rotation;

 Four (4) Shuttle crewmembers \[2 Astronaut Pilots and 2 Astronaut
Mission Specialists\] and three ISS crewmembers

-   One Shuttle mission per year to the ISS for resupply and
    construction;

 Seven (7) Shuttle crewmembers \[2 Astronaut Pilots and 5 Astronaut
Mission Specialists\]

-   One Shuttle mission per year for science.

 Seven (7) Shuttle crewmembers \[2 Astronaut Pilots, 3 Astronaut
Mission Specialists and 2 Payload Specialists\]

The following assumptions are made regarding ISS Increment duration:

-   Three ISS Increments occur each year;

-   Each Increment is four months in duration.

# SMHCS Sub TO 1: Space Shuttle Medical Operations

The contractor shall provide mission and technical support for medical
operations at JSC during all stages of shuttle missions -- --
pre-flight, in-flight, and post-flight.

Requirements that must be followed for successful implementation and
support shall include those specified in the following documents: Space
Flight Health Requirements Document (January 1996; JSC 26882), Medical
Operations Requirements Document for Space Shuttle (Rev G, September
2000, JSC 13956), Astronaut Medical Evaluation Requirements Document
(AMERD, JSC 24834), and Medical Operations Readiness Review (MORR)
Document (Rev J, JSC 16785).

The contractor shall assist the flight surgeons in preparing for each
shuttle mission, support on-console in MCC-H from the Biomedical
Multi-Purpose Support Room (MPSR) during Shuttle missions and
simulations, and support the flight surgeon office in other technical
and administrative activities involving medically-relevant issues.

More specifically, Biomedical Engineer Flight Controllers (BME's) shall
support the various functions of Shuttle medical operations at JSC. The
BME's shall assist in the development of Shuttle and Joint Shuttle-ISS
Flight Rules (pre-defined operational decisions which facilitate
real-time response during off-nominal events); shall provide inputs to
the Emergency Medical Service System (EMSS) for the Shuttle program,
thereby facilitating ground response in the event of a launch or landing
contingency; shall develop and update medical procedures in the Shuttle
Medical Checklist and other onboard Flight Data File (FDF) books; and
shall provide inputs to operational references and activities such as
the Shuttle Medical Console Hand Book (MCHB), medical operational
concepts, and the ISS Crew Health Care System (CHeCS) manifest and
transfer operations. Additional support, such as preparing the SURGEON
and BME consoles in the MCC, updating console reference materials,
updating the SURGEON/BME PC environment, and validating MCC application
software used during shuttle missions and simulations shall also be
provided.

The Shuttle Medical Checklist consists of all medical procedures and
capabilities for Shuttle operations. The contractor shall provide a
Shuttle Medical Checklist Book Manager to work with the Shuttle Crew
Surgeons as well as the Mission Operations Directorate (MOD) Space
Flight Training Division to ensure procedures are accurate and
consistent with current treatment philosophies and drug availability.
The book manager shall work with Flight Data File (Shuttle onboard
procedures) representatives to ensure conformity with Flight Data File
Standards.

BME Mission Managers (MM) shall be assigned for each Shuttle flight
(typically 6 months prior to a planned mission) to assist the Shuttle
Crew Surgeon in working issues associated with all phases of a
particular shuttle mission, as well as providing technical and
administrative support. Examples of providing technical and
administrative support shall include attending and representing Medical
Operations at Mission Operations Directorate (MOD) Flight Operations
Reviews (FOR's) and Joint Operations Panel (JOP) meetings; assisting in
the development of medical requirements and operational Flight Rules
associated with generic and flight-specific operations; assisting in
resolving medically-related issues for space flight operations;
preparing and updating the reference material used at the BME and
SURGEON consoles in the Mission Control Center (MCC); providing medical
operations console support during mission simulations; preparing Medical
Operations flight-specific products such as the Mission Information
Package (MIP); and providing technical and administrative support at
flight-specific Medical Operations Readiness Reviews (MORR's) and Space
and Life Sciences Directorate (SLSD) readiness reviews. BME's shall
provide real-time console operations support during Shuttle missions,
including monitoring crew health and vehicle status throughout the
Shuttle mission, providing enhanced monitoring during high-risk
operations (EVA's, invasive procedures, etc.), and facilitating private
conferences with the crewmembers (Private Medical Conferences, Private
Family Conferences). Post-flight, BME's shall prepare for post-flight
Medical Operations Debriefs, MOD and SLSD mission debriefs; shall
prepare mission folders to archive the mission's activities and data;
shall close out issues that occurred during the Shuttle mission; and
shall document lessons learned for future implementation.

**Requirement 4-1-1: The contractor shall provide Mission Control Center
(MCC) console certified Biomedical Engineers (BME's) to staff the
Multi-Purpose Support Room (MPSR) in support of each shuttle flight 24
hours per day, 7 days per week during the flight:**

  ----------------------------------- -----------------------------------
  **Schedule:** 5 flights per year    **Milestone or Deliverable:** M

  **Quantity:** 1-2 BME's per shift,  **DD250:** No
  3 shifts for each day of the        
  flight. 24h/7days per week during   
  the flight.                         

  **Media:**                          **ADP:** No
  ----------------------------------- -----------------------------------

Requirement 4-1-2: The contractor shall provide Mission Control Center
(MCC) console certified Biomedical Engineers (BME's) to staff the
Multi-Purpose Support Room (MPSR) in support of each Joint Integrated
Simulation and any other simulation supported by Medical Operations
prior to each shuttle flight.

  ----------------------------------- -----------------------------------
  Schedule: 6 Simulations per flight, Milestone or Deliverable: M
  5 flights per year                  

  Quantity: 1-2 BME's per shift, 1-6  DD250: No
  shifts per simulation (most         
  commonly 1-2 shifts per             
  simulation).                        

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-3: The contractor shall create and distribute in
hardcopy and electronic format a BME shift report highlighting medical
operations activities, anomalies, CHITs, and mission highlights for each
orbit shift during a real-time shuttle flight.

  ----------------------------------- -----------------------------------
  Schedule: 3 shift reports per day   Milestone or Deliverable: M
  during every shuttle flight.        

  Quantity: 3 reports per day,        DD250: No
  average 11 days per flight, range   
  5-14 days                           

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-4: The contractor shall maintain and update a mission
and simulation Anomaly Index, containing a searchable database of all
previous anomalies/ abnormalities/medical scenarios and appropriate
responses that occurred during every shuttle flight and simulation. This
index shall be located in hardcopy format in all Flight Control Rooms
(FCR's) and the MPSR, and shall also be available electronically and
posted on a website. Each anomaly occurring during simulations will be
presented at a Medical Operations Mission Support Meeting prior to the
actual flight that it is associated with.

  ----------------------------------- -----------------------------------
  Schedule: Updated after every       Milestone or Deliverable: M
  shuttle flight and simulation       

  Quantity: 5 shuttle flights per     DD250: No
  year, 6 simulations per flight.     

  Media: hardcopy, electronic,        ADP: No
  website                             
  ----------------------------------- -----------------------------------

Requirement 4-1-5: Within 30 days after each shuttle flight, the
contractor shall provide a Medical Operations Mission Debrief with
distributed minutes and summary report/executive summary, highlighting
all events, lessons learned, and action items. Every action item shall
have an associated assignment date, actionee, and completion date.

  ----------------------------------- -----------------------------------
  Schedule: within 30 days of the     Milestone or Deliverable: M
  flight, and prior to the next       
  shuttle flight                      

  Quantity: 5 flights per year, 5     DD250: No
  debriefs per year                   

  Media: meeting, hardcopy,           ADP: No
  electronic distribution             
  ----------------------------------- -----------------------------------

Requirement 4-1-6: The contractor shall provide a Registered Nurse or
other qualified personnel to monitor in real-time the electrocardiograms
(ECG's) of STS crewmembers who are performing Extravehicular Activity
(EVA). This monitoring includes the ability to recognize abnormal heart
rhythms (dysrhythmias).

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per flight        Milestone or Deliverable: M

  Quantity: 4 flights with EVA per    DD250: No
  year                                

  Media: Report; electronic storage   ADP: No
  of data                             
  ----------------------------------- -----------------------------------

**Requirement 4-1-7: After every shuttle flight, the contractor shall
make searchable transcriptions of recorded crewmember medical
debriefings that occur post-flight at Return-plus-zero (R+0) days and
R+3 days. The contractor shall provide necessary recording devices &
recording media to support this activity.**

  ----------------------------------- -----------------------------------
  Schedule: Due within 30 days of     Milestone or Deliverable: M
  mission completion;                 

  Quantity: 2 debriefs per            DD250: No
  crewmember, 7 crewmembers per       
  flight, 5 flights per year          

  Media: recording media/cassette     ADP: No
  tape, hardcopy, electronic          
  ----------------------------------- -----------------------------------

Requirement 4-1-8: Seven days prior to each flight, the contractor shall
provide an updated, mission-specific Space and Life Sciences Directorate
Mission Information Booklet in hardcopy & CD-ROM format, containing
pertinent mission information, contact numbers, contingency plans, and
related documents.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 30 copies per flight      DD250: No

  Media: hardcopy, electronic CD-ROM  ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-9: Thirty days prior to each flight, the contractor
shall create a Detailed Mission Information Package containing pertinent
medical operations information, mission information & highlights. These
shall be distributed to all Flight Surgeons, BME's, CONUS sites,
Department of Defense Manned Space Flight Support Office (DDMS), and
other appropriate personnel prior to each flight.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 100 copies per flight     DD250: No

  Media: hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-10: The contractor shall provide to the crew surgeon
on console an ECG holter monitor report and summary of each EVA
crewmember's ECG within 3 hours after every EVA.**

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per flight; 2     Milestone or Deliverable: M
  crewmembers conduct each EVA; 4     
  flights with EVA's per year         

  Quantity: 24                        DD250: No

  Media: Hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-11: The contractor shall coordinate all necessary
hardware & logistics activities in support of Private Medical
Conferences (PMC's) and Private Family Conferences (PFC's) during every
Shuttle flight, including preparation of medical kits, conference room,
MPSR configuration, audio/video recording. All PMC's and PFC's shall be
recorded on audio or videotape, as appropriate.

  ----------------------------------- -----------------------------------
  Schedule: Daily PMC's, Pre-EVA      Milestone or Deliverable: M
  PMC's, Entry morning PMC's, 2 PFC's 
  per Shuttle crewmember per flight,  
  5 flights per year                  

  Quantity:                           DD250: No

  Media: hardcopy, audiotape,         ADP: No
  videotape                           
  ----------------------------------- -----------------------------------

Requirement 4-1-12: The contractor shall perform all activities
identified in the BME Mission Manager Checklist Document at the
indicated time.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250:

  Media:                              ADP:
  ----------------------------------- -----------------------------------

Requirement 4-1-13: The contractor shall maintain, update, and refurbish
the Shuttle Orbiter Medical System (SOMS) kits (including any associated
hardware, medications, and supplies) after each flight. \[also see
Requirement 4-7-1 below\]

  ----------------------------------- -----------------------------------
  Schedule: 5 Shuttle flights per     Milestone or Deliverable: M
  year                                

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-14: The contractor shall provide requested carry-on
medications and crewmember Search-and-Rescue ID bracelets prior to each
flight. These shall be provided to the crew surgeon for transport to KSC
no later than L-5 days. Crewmember carry-on medication requests are
determined at the L-10 physicals.

  ----------------------------------- -----------------------------------
  Schedule: 5 Shuttle flights per     Milestone or Deliverable: M
  year                                

  Quantity: 35 ID bracelets           DD250: No

  Media: bracelets and medications    ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-15: The contractor shall participate in the following
flight-specific STS Program meetings: Flight Operations Reviews (FOR),
Stage Operations Readiness Reviews (SORR)\*/SLSD Flight Readiness
Reviews (FRR's)\*, Launch Package Assessment (LPA)\*, Joint Operations
Panel (JOP), EVA Certificate of Flight Readiness (CoFR's)\*, Flight
Techniques Panel, Ops Cadre, Detailed Supplementary Objectives (DSO)
Briefings, Flight Activities Control Board (FACB), Crew Medical Officer
(CMO) Training sessions, Return-Plus-2-Day SLSD Quick-look briefing\*.
Those meetings indicated with an asterisk (\*) shall require the
preparation of a briefing package by the BME Mission Manager in a
standardized format with flight-specific** information.

  ----------------------------------- -----------------------------------
  Schedule: 5 Shuttle flights per     Milestone or Deliverable: M
  year                                

  Quantity: 5 Briefings per flight    DD250: No

  Media: Presentation (PowerPoint)    ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-16: The contractor shall participate in the following
internal Medical Operations meetings: Weekly BME Mission Manager Tag-Up,
Medical Operations Flight Controller Tag-up (MOFCoT) every other week,
Medical Operations Mission Support Meetings (monthly, and as required).
The contractor shall prepare the formalized agenda for the Medical
Operations Mission Support Meetings.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-17. The contractor shall maintain, update and provide
copies (electronic copies if available) in the Shuttle FCR, ISS FCR, and
MPSR of the following documents:**

> **Spacehab 1 Book (JSC 48089, JSC 25703)**
>
> **Muti-plexer/De-multiplexer Matrix**
>
> **Crew Systems Manual (JSC 25909)**
>
> **Shuttle Operational Data Base (SODB, JSC 08934)**
>
> **Landing/Entry Suit Ref Book (LES, JSC 23856)**
>
> **Liquid Cooling Garment Ref Book (LCG)**
>
> **Generic Flight Data File**
>
> **Department of Defense Emergency Landing Site Ref Book (DOD ELS)**
>
> **Support Plan STS Launch/Landing Medical Emergencies**
>
> **JSC Aircraft Mishap Plan (JSC 23569)**
>
> **Medical Operations Branch (MOB) Documents**
>
> **STS Anomaly Log Book**
>
> **Escape Console Handbook (JSC 26914)**
>
> **Emergency Medical Services (EMS)**
>
> **Reference Book F -- Emergency Medical Systems**
>
> **Shuttle Medical Console Handbook (JSC 22276)**
>
> **Space Shuttle Systems Handbook (SSSH, JSC 11174)**
>
> **National Space Transportation System Reference Book**
>
> **Reference Book A -- Mission Reference**
>
> **Mission Control Center - Houston Workstation User's Guide**
>
> **Flight Test and Supplementary Objectives Document (FTSOD)**
>
> **Flight Operations Review (FOR)**
>
> **Shuttle Flight Controllers Handbook (JSC 12805)**
>
> **Orbiter Communications Adapter (OCA)**
>
> **Flight Crew Operations Directorate Contingency Action Plan (JSC
> 23616)**

**Workstation Manuals (Strip Chart Recorder, GDR, Real Time Plot)**

> **Shuttle Medical Checklist (JSC 48031)**
>
> **Med Ops Hardware Photographs**
>
> **Shuttle Operations Medical System (SOMS)/Medical Kit Photos**
>
> **ISO 9000**
>
> **Hyperbaric Chamber Book**
>
> **Extravehicular Activities (EVA) Reference Book**
>
> **Decompression Sickness Treatment Book**
>
> **Extravehicular Activities (EVA) Console Handbook**
>
> **Reference Book E - Extravehicular Activities /Radiation
> Information**
>
> **STS Operational Flight Rules Volumes A/B/C/D (NSTS 12820)**
>
> **Ref Book B -- Tox Reference**
>
> **Ref Book C -- Habitability & Systems**
>
> **Ref Book D -- Fire/Smoke**
>
> **Shuttle Contingency Action Plan (JSC 14273)**
>
> **Health Stabilization (HSP) for the Space Shuttle Program (JSC
> 22538)**

  ----------------------------------- -----------------------------------
  Schedule: updated between every     Milestone or Deliverable: M
  flight, and as required with        
  published Page Change Notifications 
  (PCN's); 5 Shuttle flights per year 

  Quantity: 36 documents; 5 times per DD250: No
  year                                

  Media: Documents                    ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-18: The contractor shall provide analyses of schedules,
procedures, and other technical documents associated with STS mission
activities.

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable: D

  Quantity: 50 (10 per flight)        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-19: Prior to each shuttle flight, the contractor shall
prepare a report documenting all medical safety and toxicological
concerns associated with the flight, including a database of
toxicological hazards and medical treatment protocols.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-20: The contractor shall maintain, distribute and
update the following medical operations documents at least annually, and
as required by interim changes:**

-   **Space Flight Health Requirements Document (January 1996; JSC
    26882)**

-   **Medical Operations Requirements Document for Space Shuttle (Rev G,
    September 2000, JSC 13956)**

-   **Astronaut Medical Evaluation Requirements Document (AMERD, JSC
    24834)**

```{=html}
<!-- -->
```
-   **Medical Operations Readiness Review (MORR) Document (Rev J, JSC
    16785)**

-   **Flight Surgeon's Checklist**

-   **Health Stabilization (HSP) for the Space Shuttle Program (JSC
    22538)**

-   **BME Mission Manager's Checklist**

-   Flight Surgeon Crew Medical Debrief and associated documents (PJ
    Briefing Outline, Landing checklist, landing day observations,
    post-flight medical debrief, neuro function rating scale, medical
    debrief outline and crew surgeon debrief, EVA metabolic rate log,
    debrief file inventory checklist)

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 8 documents               DD250: No

  Media: hardcopy, electronic,        ADP: No
  website                             
  ----------------------------------- -----------------------------------

Requirement 4-1-21: The contractor shall interface, manage and provide
any necessary medical inputs and changes to the Program Requirements
Document (PRD), in support of Space Shuttle Missions.

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable: D

  Quantity: 5                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-22: On a quarterly basis, the contractor shall provide
and update laminated plastic badge-sized telephone reference cards
containing key information and numbers at JSC and all of the CONUS
landing sites; Shuttle and ISS Flight Surgeons/BME's telephone and pager
numbers; medical Russia contacts; and hyperbaric contact information.

  ----------------------------------- -----------------------------------
  Schedule: 4 times per year          Milestone or Deliverable: M

  Quantity: 200                       DD250: No

  Media: laminated plastic cards      ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-23: The Contractor shall provide a representative to
support the following boards:**

-   **Crew Procedures Control Board (CPCB)**

-   **Flight Rules Control Board (FRCB)**

-   **Flight Techniques Control Board**

-   **Flight Techniques Panels**

-   **Payload Safety Review Panel (PSRP) (toxicology/environment)**

-   **Space Medicine Change Control Board (SMCCB)**

-   Program Requirements Control Board (PRCB)

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-24: One month prior to each Shuttle flight, the
contractor shall prepare an indexed STS mission binder for the Crew
Surgeon and Ascent/Entry Surgeon.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 10                        DD250: No

  Media: Hard copies in binders       ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-25: The contractor shall provide circadian shifting
schedules for every Shuttle flight 3 months prior to flight, including
recommendations for light treatment, melatonin, light avoidance,
pre-flight/in-flight/and post-flight schedules. If launch slips or
delays occur, then these circadian shifting schedules shall be updated
as required by the crew surgeon or mission demands**.

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable: M

  Quantity: 25 (up to 5 schedules per DD250: No
  flight, if launch slips/delays      
  occur)                              

  Media: hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-26: The contractor shall analyze and make
recommendations on circadian rhythm events.

  ----------------------------------- -----------------------------------
  Schedule: Quarterly                 Milestone or Deliverable: D

  Quantity: 4                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-27: The contractor shall maintain and update the
information, documents, and webpages on the Med Ops Mission Support
Website (currently located at http://jscsd01.jsc.nasa.gov/medops).

  ----------------------------------- -----------------------------------
  Schedule: Four times per year       Milestone or Deliverable: D

  Quantity: 4                         DD250: No

  Media: electronic                   ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-28: The contractor shall contact, maintain and update a
current list of medical consultants & facilities located at JSC and the
CONUS sites in the following medical specialties and organizations:
Emergency Medicine; Orthopedics; Dental; Hyperbarics/Decompression
Sickness; Infectious Disease; Circadian Shifting; Cardiology;
Dermatology; Pulmonary Medicine; Aviation/Aerospace Medicine; FAA; Air
Force; Navy; hyperbaric facilities; Pediatrics; Family Practice; General
Surgery; and Sports Medicine.

  ----------------------------------- -----------------------------------
  Schedule: Prior to each Shuttle     Milestone or Deliverable: D
  flight                              

  Quantity: 5                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-29: The contractor shall produce a Shuttle BME Mission
Manager Staffing Matrix in hardcopy and electronic format, listing the
BME Mission Manager assignments for at least the next 12 months of
shuttle flights, updated quarterly or as required.

  ----------------------------------- -----------------------------------
  Schedule: quarterly                 Milestone or Deliverable: D

  Quantity: 4                         DD250: No

  Media: Report (hardcopy and         ADP: No
  electronic)                         
  ----------------------------------- -----------------------------------

Requirement 4-1-30: For each flight, the contractor shall ensure that
all necessary Flight Data File and Medical Operations Documents (as
specified in Requirement 1-17 above) are current and that duplicate
copies are provided in the FCR's and MPSR.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-31: The contractor shall schedule, participate, and take
minutes at the Initial & Final Medical Operations Readiness Review
telecons held at Launch-minus-4-weeks (IMORR) and Launch-minus-1-week
(FMORR). These IMORR's/FMORR's shall be conducted with the CONUS sites
and DDMS as specified in the Medical Operations Readiness Review (MORR)
Document (Rev J, JSC 16785). The Shuttle BME Mission Manager shall
provide necessary briefing materials (including mission overview).

  ----------------------------------- -----------------------------------
  Schedule: two telecons per flight   Milestone or Deliverable: M

  Quantity: 10                        DD250: No

  Media: Presentations (PowerPoint)   ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-32: For each Shuttle mission, the contractor shall
prepare a Shuttle Payloads Briefing prior to the first supported
simulation that covers mission highlights and toxicological hazards.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: presentation, report         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-33: For each Shuttle mission that includes EVA, the
contractor shall prepare an EVA briefing covering details about the EVA
(crewmembers, duration, suit configuration, acronyms, pre-breathe plan,
etc.)

  ----------------------------------- -----------------------------------
  Schedule: 4 flights per year with   Milestone or Deliverable: M
  EVA's                               

  Quantity: 4                         DD250: No

  Media: Presentation (PowerPoint)    ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-34: The contractor shall produce, update, maintain, and
distribute no later than 1 week before each flight to personnel
traveling to the launch and landing sites a Telephone Travel Database in
hardcopy and electronic format, which contains telephone numbers of all
key personnel involved in the flight and aeromedical consultants.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: hardcopy and electronic      ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-35: Prior to each flight, the contractor shall maintain
and update Medical Operations' Personnel Phone List/database in hardcopy
and electronic format at the FCR SURGEON console and MPSR BME console.

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: hardcopy and electronic      ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-36: The contractor shall maintain and manage any FCR or
MPSR console, computer, hardware, or room reconfiguration/construction,
as required (and attend any relevant meetings, such as the Ops Cadre or
Orbiter Communications Adapter (OCA) meetings).

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-37: The contractor shall maintain and manage computer
workstation displays and software in Mission Control utilized by Flight
Surgeons and BME's.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-38: The contractor shall prepare/maintain an Action
Tracking Matrix to track any assigned action items related to STS
Medical Operations (date assigned, action item, actionee, date due, date
completed).**

  ----------------------------------- -----------------------------------
  Schedule: weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Report (Word Document)       ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-39: The contractor shall provide representatives to
Mission Evaluation Room (MER) or Mission Management Team (MMT) meetings
during STS flights, as required.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-40: Postflight, the contractor shall track the status of
any mission-generated Anomaly Reports submitted due to on-orbit medical
hardware failures or anomalies; status updates shall be provided at
scheduled mission support meetings.

  ----------------------------------- -----------------------------------
  Schedule: weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-41: The contractor shall monitor telephone calls to the
MPSR during missions and simulations.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-42: The contractor shall Interface with the Space
Radiation Analysis Group (SRAG) and notify SRAG of any radiation
anomalies reported to the Shuttle BME's by outside sources.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-43: The contractor shall participate in the creation and
submission of any newly developed Shuttle medical flight rules through
the Flight Rules Control Board. Any new rules shall be presented to the
Medical Operations Team.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-44: The contractor shall provide weekly reports of STS
Medical Operations accomplishments, meetings, and activities to the NASA
Technical Monitor; Manager, Medical Operations Office; and Deputy
Manager, Medical Operations Office.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-45: The contractor shall perform the following
administrative activities prior to each flight on the following
schedule:**

> **L-6 months: Provide crewmember Dental/Eye Memo to Crew Surgeon;
> prepare Surgeon Log Books (Console).**
>
> **L-2 Months: Purchase/order individual crewmember portraits (20
> copies of each crewmember); purchase/order group crew photos (100
> copies of each crew); create circadian shifting schedule based on
> schedule provided by circadian consultant/K. Stewart; provide MCC
> Staffing Memo to Lead Flight Director; update and forward Mishap
> Investigation Team (MIT)/Rapid Response Team (RRT) Letter with
> appropriate crew surgeon staffing and information.**
>
> **L-6 weeks: Send "blood letters" (containing crewmember blood types)
> including physicals (with crewmember weight & Position Designator) and
> crewmember individual & group photos to Department of Defense Manned
> Space Flight Support Office (DDMS), Kennedy Space Center (KSC), and
> Edwards Air Force Base (AFB), and Holloman AFB for distribution to
> medical personnel and the Definitive Medical Care Facility (DMCF) and
> Intermediate Medical Care Facility (IMCF) Hospitals; send a letter to
> the same locations specifying permission to release medical
> information to the JSC crew surgeons; send a Crew Transfer Vehicle
> (CTV) Staffing Letter to the KSC Vehicle Integration Test Team (VITT)
> with a list of medical operations personnel expected to be located on
> the CTV at landing; prepare laminated Crew Surgeon (CS) and Deputy
> Crew Surgeon Information Cards (phone numbers, pager numbers) (10
> copies)**
>
> **L-10 days: Distribute & coordinate crew surgeon/deputy crew
> surgeon/alternate crew surgeons laptops, cell phones, mission pagers,
> and arrange any necessary maintenance or battery charging/repair of
> these devices prior to distribution.**

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-46: The contractor shall maintain 4 cellular telephones,
4 pagers, and 4 laptop computers for STS Mission Surgeons (Crew Surgeon,
Deputy Crew Surgeon, Alternate Crew Surgeon 1, and Alternate Crew
Surgeon 2)

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-47: The contractor shall provide to the flight Crew
Surgeon one week prior to each flight a list of flight-specific
personnel to receive Health Stabilization Program (HSP) badges (crew
guests, families, special requests, VIPs).

  ----------------------------------- -----------------------------------
  Schedule: 5 flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-48: The contractor shall maintain a current copy of the
Shuttle Crew Scheduling Constraints Document (NSTS 37326) in the FCR's
and MPSR.

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable:

  Quantity: 5                         DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-49: The contractor shall provide a representative to the
Medical Operations EVA Integrated Product Team (IPT).

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-50: The contractor shall provide an experienced member
of the EVA Integrated Product Team (IPT) reachable via pager to support
all EVA activities during flight.**

  ----------------------------------- -----------------------------------
  Schedule: 4 Shuttle missions with   Milestone or Deliverable:
  EVA per year                        

  Quantity: 4                         DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-51: The contractor shall manage all Change Requests
(CR's) to the STS Medical Checklist and/or STS Medical Kits through the
formalized STS Change Request process, which will require documenting
the rationale and historical summary of any changes to procedures,
medications, hardware, or supplies.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-52: The contractor shall manage changes to the MCC
console software through the formalized STS Change Request process,
which will require documenting the rationale and historical summary of
any changes made.**

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-53: The contractor shall provide an administrative
assistant to assist STS flight surgeons with administrative work related
to flights, including the preparation of briefings, documents, memos,
letters, schedules, and reports as required.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-54: The contractor shall provide representatives to
interface with the following outside groups on issues related to
flights: EECOM (environmental), Toxicology, EVA.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-55: One week prior to each Shuttle flight, the
contractor shall provide an updated STS toxicology database on console
as specified in the Medical Operations Requirements Document for Space
Shuttle (Rev G, September 2000, JSC 13956).

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-1-56: The contractor shall provide a subscription to a
3^rd^-party toxicology reference for use in the Shuttle FCR, ISS FCR,
and MPSR that contains detailed information on toxicological substances
and treatment protocols.**

  ----------------------------------- -----------------------------------
  Schedule: updated at least annually Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-57: The contractor shall provide and update in the
Shuttle FCR, ISS FCR, and MPSR the following medical reference
materials: medical textbooks (emergency medicine), Bioastronautics Data
Book, Physician's Desk Reference.

  ----------------------------------- -----------------------------------
  Schedule: annual updates            Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media: textbook, electronic media   ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-1-58: The contractor shall record and electronically
archive all Mission Log Notes taken during every flight and supported
simulation.

  ----------------------------------- -----------------------------------
  Schedule: every flight; every       Milestone or Deliverable: M
  supported simulation; every shift   

  Quantity:                           DD250: No

  Media: electronic, hardcopy         ADP: No
  printout                            
  ----------------------------------- -----------------------------------

Requirement 4-1-59: The contractor shall archive all FCR and MPSR data
obtained and produced during STS flights, including shift reports, log
notes, ECG data obtained during EVA's, anomaly reports, and biomedical
data.

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: electronic, hardcopy         ADP: No
  printout                            
  ----------------------------------- -----------------------------------

# SMHCS Sub TO 2: ISS Medical Operations

The contractor shall provide mission and technical support for medical
operations at JSC during all phases of ISS increments -- pre-flight,
in-flight, and post-flight, including payload/experiment activities.

Requirements that must be followed for successful implementation and
support of this program include those specified in the following
documents: Spaceflight Health Requirements Document (January 1996; JSC
26882), ISS Medical Operations Requirements Document (ISS MORD; SSP
50260 Rev A), Astronaut Medical Evaluations Requirements Document
(AMERD; JSC 24834), and the ISS Increment Definition and Requirements
Document, Annex 4 (IDRD; SSP 54104).

The contractor shall assist the ISS Flight Surgeons in preparing for
each ISS Increment, support on console in MCC-H (ISS BME) from the
Biomedical Multi-Purpose Support Room (MPSR) and ISS Flight Control Room
(FCR) during ISS increments and simulations, and support the flight
surgeon office in other technical and administrative activities
involving medically-relevant issues.

More specifically, ISS Biomedical Engineer Flight Controllers (ISS
BME's) shall support the various functions of ISS medical operations at
JSC. The ISS BME's shall assist in the development of ISS and Joint
Shuttle-ISS Flight Rules (pre-defined operational decisions which
facilitate real-time response during off-nominal events); shall provide
inputs to the Emergency Medical Service System (EMSS) for the ISS
program, thereby facilitating ground response in the event of a launch
or landing contingency; shall develop and update medical procedures in
the ISS Medical Checklist and other onboard Operations Data File (ODF)
books, including the U.S. Systems Operations Data File (SODF); and shall
provide inputs to operational references and activities such as the ISS
Medical Console Hand Book (MCHB; JSC 28972), medical operational
concepts, and ISS Crew Health Care System (CHeCS) manifest, transfer,
maintenance, and commanding operations. Additional support, such as
preparing the ISS SURGEON and ISS BME consoles in the MCC, updating
console reference materials, updating the ISS SURGEON/BME PC
environment, and validating MCC application software used during ISS
increments and simulations shall also provided.

ISS BME's shall provide real-time console operations support during ISS
increments, monitoring crew health and vehicle status throughout the ISS
increment, providing enhanced monitoring during high-risk operations
(EVAs, vehicle docking, CHeCS hardware commanding, invasive procedures,
etc.), and facilitating private conferences with the crew members
(Private Medical Conferences, Private Family Conferences, and Private
Psychological Conferences). Additional in-flight operations for ISS
BME's shall include monitoring, tracking, and reporting to the ISS
Flight Surgeons on the status of the data received from on-orbit
hardware; annotating strip chart recordings; logging off-nominal crew
biomedical parameters or conditions; maintaining up-to-date shift logs;
participating in pre- and post-shift handover briefings; and preparing
daily and post-mission briefing reports. ISS BME's shall arrange and
coordinate communications between MCC--M (Moscow) and MCC--H (Houston).
For each increment, ISS BME's shall monitor, record and document
Manifest Requests (MR's) and Supplemental Medical Objectives (SMO's).
ISS BME's shall also execute remote commanding of Crew Health Care
Systems (CHeCS) hardware from MCC--H. Post-flight, ISS BME's shall
prepare for post-flight Medical Operations, MOD and SLSD Increment
Debriefs; shall prepare increment folders to archive the increment's
activities and data; shall close out issues that occurred during the ISS
increment; and shall document lessons learned for future implementation.

The ISS Medical Checklist consists of all medical procedures and
capabilities for ISS operations. The contractor shall provide an ISS
Medical Checklist Book Manager to work with the ISS Crew Surgeons as
well as the Mission Operations Directorate (MOD) Space Flight Training
Division to ensure procedures are accurate and consistent with current
treatment philosophies and drug availability. The book manager works
with Operations Data File (ODF; ISS onboard procedures) representatives
to ensure conformity with Operations Data File Standards.

ISS BME Mission Managers (MM) shall be assigned for each ISS increment
to assist the ISS Crew Surgeon (CS) in working issues associated with
all phases of a particular ISS increment, as well as providing technical
and administrative support. Examples of providing technical and
administrative support shall include attending and representing Medical
Operations at Mission Operations Directorate (MOD) Stage Operations
Reviews (SOR's) and Joint Operations Panel (JOP) meetings; assisting in
the development of medical requirements and operational Flight Rules
associated with generic and increment-specific operations; assisting in
resolving medically-related issues for space flight operations;
preparing and updating the reference material used at the ISS SURGEON
and ISS BME consoles in the MCC; providing medical operations console
support during simulations; preparing Medical Operations
increment-specific products such as increment information packages; and
providing technical and administrative support at increment-specific
Medical Operations Readiness Reviews (MORR's) and Space and Life
Sciences Directorate (SLSD) Stage Operational Readiness Reviews
(SORR's).

**Requirement 4-2-1: The contractor shall provide Mission Control Center
(MCC) console certified ISS Biomedical Engineers (ISS BME's) to staff
the Multi-Purpose Support Room (MPSR) and the ISS Flight Control Room
(FCR) in support of each ISS increment; 24 hours per day, 5 days per
week, with 24 hour on-call coverage on weekends.**

  ----------------------------------- -----------------------------------
  Schedule: 3 increments per year     Milestone or Deliverable: M

  Quantity: 1-2 ISS BME's per shift,  DD250: No
  3 shifts per day, 5 days per week   
  and 1 ISS BME on the weekend for 24 
  hour on-call coverage, 2 days per   
  week.                               

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-2: The contractor shall provide Mission Control Center
(MCC) console certified ISS Biomedical Engineers (ISS BME's) to staff
the Multi-Purpose Support Room (MPSR) and the ISS FCR in support of each
ISS simulation, Joint Integrated Simulation, and any other simulation
supported by Medical Operations prior to each ISS increment.

  ----------------------------------- -----------------------------------
  Schedule: 6 Simulations per         Milestone or Deliverable: M
  increment, 3 increments per year    

  Quantity: 1-2 BME's per shift, 1-6  DD250: No
  shifts per simulation (most         
  commonly 1-2 shifts per             
  simulation).                        

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-3: The contractor shall create and distribute in
hardcopy and electronic format a Daily Report highlighting medical
operations activities, anomalies, CHITs, and increment highlights (log
notes) for each day during an ISS increment.

  ----------------------------------- -----------------------------------
  Schedule: Daily                     Milestone or Deliverable: D

  Quantity: 365                       DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-4: The contractor shall maintain and update a mission
and simulation Anomaly Index, containing a searchable database of all
previous anomalies/abnormalities/medical scenarios and appropriate
responses that occur during every ISS increment and simulation. This
index shall be located in hardcopy format in all FCR's and the MPSR, and
will also be available electronically and posted on a website. Each
anomaly occurring during simulations will be presented at a Medical
Operations Mission Support Meeting prior to the actual increment that it
is associated with.

  ----------------------------------- -----------------------------------
  Schedule: Updated after every ISS   Milestone or Deliverable: M
  increment and simulation            

  Quantity: 21 (3 increments per      DD250: No
  year; 6 simulations per increment)  

  Media: hardcopy, electronic,        ADP: No
  website                             
  ----------------------------------- -----------------------------------

Requirement 4-2-5: Within 60 days after each ISS increment, the
contractor shall provide a Medical Operations Mission Debrief with
distributed minutes and summary report/executive summary, highlighting
all events, lessons learned, and action items. Every action item shall
have an associated assignment date, actionee, and completion date.

  ----------------------------------- -----------------------------------
  Schedule: within 60 days of the     Milestone or Deliverable: M
  increment                           

  Quantity: 3                         DD250: No

  Media: meeting, hardcopy,           ADP: No
  electronic distribution             
  ----------------------------------- -----------------------------------

Requirement 4-2-6: The contractor shall provide a Registered Nurse or
other qualified personnel to monitor in real-time the electrocardiograms
(ECG's) of crewmembers who are performing Extravehicular Activity (EVA).
This monitoring includes the ability to recognize abnormal heart rhythms
(dysrhythmias).

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per increment     Milestone or Deliverable: M

  Quantity: 9 EVA's per year          DD250: No

  Media: Report; electronic storage   ADP: No
  of data;                            
  ----------------------------------- -----------------------------------

Requirement 4-2-7: After every ISS increment, the contractor shall make
searchable transcriptions of recorded crewmember medical debriefings.
The contractor shall provide necessary recording devices and recording
media to support this activity.

  ----------------------------------- -----------------------------------
  Schedule: Due within 60 days of     Milestone or Deliverable: M
  increment completion                

  Quantity: 18 (2 debriefs per        DD250: No
  crewmember, 3 crewmembers per       
  increment, 3 increments per year)   

  Media: recording media/cassette     ADP: No
  tape, hardcopy, electronic          
  ----------------------------------- -----------------------------------

Requirement 4-2-8: Seven days prior to each increment, the contractor
shall provide an updated mission-specific Space and Life Sciences
Directorate (SLSD) Increment Information Booklet in hardcopy and CD-ROM
format, containing pertinent mission information, contact numbers,
contingency plans, and related documents.

  ----------------------------------- -----------------------------------
  Schedule: 3 increments per year     Milestone or Deliverable: M

  Quantity: 90 (30 copies per flight) DD250: No

  Media: hardcopy, electronic CD-ROM  ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-9: Thirty days prior to each increment, the contractor
shall create a Detailed Mission Information Package containing pertinent
medical operations information, increment information and highlights.
These shall be distributed to all ISS BME's, ISS Flight Surgeons, and
other appropriate personnel prior to each increment.

  ----------------------------------- -----------------------------------
  Schedule: 3 increments per year     Milestone or Deliverable: M

  Quantity: 300 (100 copies per       DD250: No
  flight)                             

  Media: hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-10: The contractor shall provide to the crew surgeon on
console an ECG holter monitor report and summary of each EVA
crewmember's ECG within 3 hours after every EVA.

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per increment; 2  Milestone or Deliverable: M
  crewmembers per EVA; 3 increments   
  per year                            

  Quantity: 18                        DD250: No

  Media: Hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-2-11: The contractor shall coordinate all necessary
hardware and logistics activities in support of Private Medical
Conferences (PMC's), Private Family Conferences (PFC's), and Private
Psychological Conferences (PPC's) during every increment, including
preparation of medical kits, conference room, MPSR configuration,
audio/video recording. All PMC's, PFC's, and PPC's shall be recorded on
audio or videotape, as appropriate.**

  ----------------------------------- -----------------------------------
  Schedule: Daily PMC's for the ISS   Milestone or Deliverable: M
  crew during the first week of the   
  increment, weekly PMC's for each    
  ISS crewmember during the remainder 
  of the increment, pre-EVA PMC's,    
  entry morning PMC's, weekly PFC's   
  for each ISS crewmember during the  
  increment, additional PFC's as      
  required, PPC's for each ISS        
  crewmember bi-weekly, 3 increments  
  per year.                           

  Quantity:                           DD250: No

  Media: hardcopy, audiotape,         ADP: No
  videotape                           
  ----------------------------------- -----------------------------------

Requirement 4-2-12: The contractor shall perform all activities outlined
in the ISS BME Mission Manager Checklist Document at the indicated time.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-13: The contractor shall provide requested carry-on
medications. These will be provided to the ISS Crew Surgeon for
transport to KSC no later than L-5 days. Crewmember carry-on medication
requests are determined at the L-10 physicals.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increment per year      Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-14: The contractor shall participate in the following
increment-specific ISS Program meetings: Stage Operations Readiness
Reviews (SORR)\*, Launch Package Assessment (LPA)\*, Joint Operations
Panel (JOP), EVA Certificate of Flight Readiness (CoFR)\*, Flight
Techniques Panel, Ops Cadre, Detailed Supplementary Objectives (DSO)
Briefings, Flight Activities Control Board (FACB), Crew Medical Officer
(CMO) Training sessions, Return-Plus-2-Day SLSD Quick-look briefing\*.
Those meetings indicated with an asterisk (\*) will require the
preparation of a briefing package by the ISS BME Mission Manager in a
standardized format, with flight-specific information.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 12 Briefings (4 per       DD250: No
  Increment)                          

  Media: Presentation (PowerPoint)    ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-15: The contractor shall participate in the following
internal Medical Operations Meetings and shall record meeting minutes
and action items: ISS BME Mission Manager Tag-up every week, Medical
Operations Flight Controller Tag-up (MOFCoT) every other week, and
Medical Operations Mission Support Meetings (monthly, and as required).
The Medical Operations Mission Support Meetings shall have a formalized
agenda prepared by the contractor.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-16: The contractor shall provide analyses of schedules,
procedures, and other technical documents associated with ISS increment
activities

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: D

  Quantity: 45 analyses (15 per       DD250: No
  increment)                          

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-17: Prior to each ISS increment, the contractor shall
prepare a report documenting all medical safety and toxicological
concerns associated with the flight, including a database of
toxicological hazards and medical treatment protocols.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 3                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-2-18: In addition to the documents specified in
Requirement 1-20 above, the contractor shall maintain, distribute and
update the following medical operations documents at least annually, and
as required by interim changes:**

-   **ISS Medical Operations Requirements Document (ISS MORD; SSP 50260
    Rev A)**

-   ISS BME Mission Manager's Checklist

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 2 documents               DD250: No

  Media: hardcopy, electronic,        ADP: No
  website                             
  ----------------------------------- -----------------------------------

Requirement 4-2-19: The contractor shall interface, manage and provide
any necessary medical inputs and changes to the Program Requirements
Document (PRD), in support of ISS increments.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: D

  Quantity: 3                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-20: One month prior to each Increment, the contractor
shall prepare an indexed ISS Mission Binder for the ISS Crew Surgeon.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 3 Binders                 DD250: No

  Media: Hard copies in binders       ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-21: The contractor shall provide access to a circadian
consultant.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-22: The contractor shall produce an ISS BME Mission
Manager Staffing Matrix in hardcopy and electronic format, listing the
ISS BME Mission Manager assignments for at least the next 24 months of
ISS increments, updated quarterly or as required.

  ----------------------------------- -----------------------------------
  Schedule: Quarterly                 Milestone or Deliverable: D

  Quantity: 4                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-23: The contractor shall ensure that all necessary
Operations Data File and Medical Operations Documents (as specified in
Requirements 1-20 and 2-18 above) are current and that duplicate copies
are provided in the FCR's and MPSR.

  ----------------------------------- -----------------------------------
  Schedule: 3 increments per year     Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-**2-24: The contractor shall schedule, participate, and
take minutes at the Initial & Final Medical Operations Readiness Review
telecons held at Launch-minus-4-weeks (IMORR) and Launch-minus-1-week
(FMORR). These IMORR's/FMORR's shall be conducted with the CONUS sites
and DDMS as specified in the Medical Operations Readiness Review (MORR)
Document (Rev J, JSC 16785). The ISS BME Mission Manager shall provide
necessary briefing materials (including mission overview).

  ----------------------------------- -----------------------------------
  Schedule: 2 telecons prior to each  Milestone or Deliverable: M
  Increment                           

  Quantity: 6                         DD250: No

  Media: Presentations (PowerPoint)   ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-2-25: For each increment, the contractor shall prepare
an ISS Payloads Briefing prior to the first supported simulation that
covers increment highlights and toxicological hazards.**

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 3                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-2-26: For each EVA conducted during an Increment, the
contractor shall prepare an EVA Briefing that covers details about the
EVA (crewmembers, duration, suit configuration, acronyms, pre-breathe
plan, etc.)**

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per Increment; 3  Milestone or Deliverable: M
  Increments per year                 

  Quantity: 9                         DD250: No

  Media: Presentations (PowerPoint)   ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-27: The contractor shall produce, update, maintain, and
distribute no later than 1 week before each launch of a new Increment
crew to personnel traveling to the launch sites an ISS Telephone Travel
Database in hardcopy and electronic format, which contains telephone
numbers of all key personnel involved in the increment and aeromedical
consultants.

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 3                         DD250: No

  Media: hardcopy and electronic      ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-28: The contractor shall maintain and manage computer
workstation displays in Mission Control utilized by ISS Flight Surgeons
and ISS BME's.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-29: The contractor shall prepare/maintain an Action
Tracking Matrix to track any assigned action items related to ISS
Medical Operations (date assigned, action item, actionee, date due, date
completed).

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-30: The contractor shall provide representatives to
Mission Evaluation Room (MER) or ISS Mission Management Team (IMMT)
meetings during ISS increments, as required.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-31: Post-flight, the contractor shall track the status
of any increment-generated Anomaly Reports submitted due to on-orbit
medical hardware failures or anomalies; status updates shall be provided
at scheduled mission support meetings.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-32: The contractor shall monitor telephone calls to the
MPSR during increments and simulations.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-33: The contractor shall Interface with the Space
Radiation Analysis Group (SRAG) and notify SRAG of any radiation
anomalies reported to the ISS BME's by outside sources.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-34: The contractor shall participate in the creation and
submission of any newly developed ISS medical flight rules through the
Flight Rules Control Board. Any new rules shall be presented to the
Medical Operations Team.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-35: The contractor shall provide weekly reports of ISS
Medical Operations accomplishments, meetings, and activities to the NASA
Technical Monitor and the Manager, Medical Operations Office.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-36: The contractor shall maintain 3 cellular telephones,
3 pagers, and 6 laptop computers for ISS Flight Surgeons.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-2-37: The contractor shall provide to the Increment Crew
Surgeon one week prior to each increment launch a list of
flight-specific personnel to receive Health Stabilization Program (HSP)
badges (crew guests, families, special requests, VIPs).**

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable:

  Quantity: 3                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-38: The contractor shall provide an experienced member
of the EVA Integrated Product Team (IPT) reachable via pager to support
all EVA Activities during an increment.

  ----------------------------------- -----------------------------------
  Schedule: 3 EVA's per Increment; 3  Milestone or Deliverable:
  Increments per year                 

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-39: The contractor shall manage all Change Requests
(CR's) to the ISS Medical Checklist and/or ISS Medical Kits through a
formalized ISS Change Request process, which will require documenting
the rationale and historical summary of any changes to procedures,
medications, hardware, or supplies.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-40: The contractor shall manage changes to the MCC
console software and through the formalized ISS Change Request process,
which will require documenting the rationale and historical summary of
any changes made.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-41: The contractor shall provide an administrative
assistant to assist ISS flight surgeons with administrative work related
to increments, including the preparation of briefings, documents, memos,
letters, schedules, and reports as required.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable:

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-42: One week prior to each Increment, the contractor
shall provide an updated ISS toxicology database on console as specified
in the ISS Medical Operations Requirements Document (ISS MORD; SSP 50260
Rev A).

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per year     Milestone or Deliverable: M

  Quantity: 3                         DD250: No

  Media: hardcopy, electronic         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-2-43: The contractor shall record and electronically
archive all Mission Log Notes taken during every increment and supported
ISS simulation.

  ----------------------------------- -----------------------------------
  Schedule: Daily                     Milestone or Deliverable: D

  Quantity: 365                       DD250: No

  Media: electronic, hardcopy         ADP: No
  printout                            
  ----------------------------------- -----------------------------------

Requirement 4-2-44: The contractor shall archive all FCR and MPSR data
obtained and produced during ISS increments, including shift reports,
log notes, ECG data obtained during EVA's, anomaly reports, and
biomedical data.

  ----------------------------------- -----------------------------------
  Schedule: Daily                     Milestone or Deliverable: D

  Quantity: 365                       DD250: No

  Media: electronic, hardcopy         ADP: No
  printout                            
  ----------------------------------- -----------------------------------

# SMHCS Sub TO 3: Astronaut Health

### Astronaut Health -- Shuttle

The contractor shall design individual fitness programs for both NASA
and international astronauts to enhance crewmember performance in order
to maximize mission success. The contractor shall work one-on-one with
crewmembers beginning six months before flight to implement exercise
programs. Contractor responsibilities shall include performing crew
physical fitness evaluations, preflight exercise consultations,
in-flight exercise support, post-flight rehabilitation, and injury
evaluation and rehabilitation. Pre-flight exercise training continues
throughout the Health Stabilization Program (HSP) quarantine period.
Post-flight rehabilitation begins on the day of landing.

**Requirement 4-3-1: The contractor shall conduct an annual physical
fitness evalua**tion of each member of the Astronaut Corps.

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 100 Astronauts in the     DD250: No
  Corps                               

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-3-2: The contractor shall plan, develop, and implement an
exercise program for each astronaut assigned to a Shuttle flight.

  ----------------------------------- -----------------------------------
  Schedule: 7 per Shuttle flight      Milestone or Deliverable: D

  Quantity: 35 Astronauts             DD250: No

  Media: Reports (Word/Excel          ADP: No
  Documents)                          
  ----------------------------------- -----------------------------------

**Requirement 4-3-3: Upon receipt of appropriate documentation from
either the Flight Medicine Clinic or the Occupational Health Clinic, the
contractor shall is**sue and track Health Stabilization Program (HSP)
badges.

  ----------------------------------- -----------------------------------
  Schedule: 1000 Annual Renewals and  Milestone or Deliverable: M
  30 Flight-Specific                  

  Quantity: 1,150 badges/year         DD250: No

  Media: Reports (Word/Excel          ADP: No
  Documents)                          
  ----------------------------------- -----------------------------------

Requirement 4-3-4: The contractor shall provide a monthly report of the
fitness status both pre-flight and post-flight of each Astronaut
assigned to a Shuttle mission.

  ----------------------------------- -----------------------------------
  Schedule: Monthly                   Milestone or Deliverable: D

  Quantity: 12 per year               DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

######## 

######## 

######## Astronaut Health -- ISS

The contractor shall design individual fitness programs for both NASA
and international astronauts assigned to ISS Increments. The contractor
shall work one-on-one with ISS crewmembers beginning twelve (12) months
before flight to implement exercise training. Contractor
responsibilities shall include performing crew physical fitness
evaluations, preflight exercise consultations, daily in-flight exercise
prescriptions throughout the increment, evaluation of in-flight fitness
levels, post-flight rehabilitation, and injury evaluation and
rehabilitation. Post-flight physical rehabilitation begins on the day of
landing and continues for 45 days. The contractor shall have a detailed
knowledge of the performance capabilities of the in-flight exercise
equipment -- Treadmill with Vibration Isolation System (TVIS), Cycle
Ergometer with Vibration Isolation System (CEVIS), Interim Resistive
Exercise Device (IRED), and Contingency Resistive Exercise System (CRES)
-- so as to be able to prescribe in-flight exercise protocols. ISS
preflight physical training, in-flight exercise prescriptions, and
post-flight rehabilitation are coordinated with the International
Partners.

**Requirement 4-3-5: For each crewmember assigned to an ISS Increment
flight, the contrac**tor shall plan, develop, and implement an exercise
program.

  ----------------------------------- -----------------------------------
  Schedule: 3 per ISS Increment       Milestone or Deliverable: D

  Quantity: 9 Astronauts              DD250: No

  Media: Reports (Word/Excel          ADP: No
  Documents)                          
  ----------------------------------- -----------------------------------

**Requirement 4-3-6: The contractor shall attend and support meetings of
the Exer**cise Integration Action Team (EIAT).

  ----------------------------------- -----------------------------------
  Schedule: One Meeting per Week      Milestone or Deliverable: M

  Quantity: 52 Meetings per year      DD250: No

  Media: Face-to-Face Meeting         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-3-7: The contractor shall attend and support meetings of
the Bone, Muscle and Exercise Integrated Product Team (BME IPT)

  ----------------------------------- -----------------------------------
  Schedule: Two Meetings per Month    Milestone or Deliverable: M

  Quantity: 26 Meetings per year      DD250: No

  Media: Face-to-Face Meeting         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-3-8: The contractor shall attend and support physician
clinical tag-up meetings.

  ----------------------------------- -----------------------------------
  Schedule: One Meeting per Week      Milestone or Deliverable: M

  Quantity: 52 Meetings per year      DD250: No

  Media: Face-to-Face Meeting         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-3-9: The contractor shall provide a monthly report of the
fitness status for both ISS Increment astronauts on-orbit and in
training.

  ----------------------------------- -----------------------------------
  Schedule: Monthly                   Milestone or Deliverable: D

  Quantity: 12 per Year               DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Astronaut Rehabilitation Facility (ARF)

[]{.mark}

Requirement 4-3-10: The contractor shall provide a certified lifeguard
to oversee aquatic training in the astronaut rehabilitation facility
(ARF). Aquatic training is nominally scheduled from 11:00 a.m. to 1:00
p.m. on Monday through Friday. An additional two-hour session on Monday
through Friday is scheduled once a week to fit crewmembers' schedules.
An additional two-hour session on Saturday or Sunday is scheduled once a
month to fit crewmembers' schedules.

  ----------------------------------- -----------------------------------
  Schedule: Daily                     Milestone or Deliverable: M

  Quantity: 324 aquatic sessions      DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

#  SMHCS Sub TO 4: Medical Operations Training

The contractor shall conduct the training of Astronaut *Crew Medical
Officers* (CMO's). This training shall include knowledge of:

1)  basic skills for monitoring health status of fellow crewmembers;

2)  basic skills in assessing and conducting therapy of minor medical
    problems;

3)  basic skills for initial response to life-threatening medical
    problems;

4)  on-board medical diagnostic and therapeutic tools, medications, and
    medical references;

5)  maintenance of on-board exercise equipment;

6)  use of this on-board exercise equipment for assessing fellow
    crewmembers fitness status; and

7)  use of on-board equipment for assessing the environmental health of
    the spacecraft.

[ISS Training]{.underline}

The contractor shall provide forty-three (43) different classes. All
classes are required for all U.S. crewmembers (since all U.S.
crewmembers on ISS are designated CMO's). Of the 43 classes, only 36
classes are required for a Russian CMO, and only 13 are required for a
Russian non-CMO. The contractor shall provide lesson plans, lesson
descriptions, and training objectives to the JSC Mission Operations
Directorate (MOD) Space Flight Training Division (DT) to coordinate crew
training schedules. The contractor shall interface with the JSC
Engineering Directorate to maintain flight-like function/appearance of
medical operations training hardware as well as to ensure availability
of that hardware for training. ISS preflight training of crewmembers is
coordinated with the International Partners.

Additionally, the contractor shall conduct the Field Medical Training
course (40 hours) four times per year, with 2-3 crewmembers per course,
before they are assigned to a crew. The contractor shall provide
approximately 130 hours of training per crewmember for the entire flow
(from backup, to inexperienced prime crew, to experienced prime crew).

Requirement 4-4-1: The contractor shall update and maintain a
Certification and Training Plan for ISS crewmembers; a Certification and
Training Plan for ISS Flight Surgeons; and a Certification and Training
Plan for ISS Biomedical Engineers (BME's).

  ----------------------------------- -----------------------------------
  Schedule: Once per year             Milestone or Deliverable: D

  Quantity: 3 separate Plans          DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-2: The contractor shall conduct pre-flight training in
medical op**erations support for ISS crewmembers (prime and backup), ISS
Flight Surgeons, and ISS Biomedical Engineers (BME's).

  ----------------------------------- -----------------------------------
  Schedule: 3 Increments per Year     Milestone or Deliverable: M

  Quantity: 129 classes (43 classes   DD250: No
  per increment)                      

  Media: Hands-On Briefings           ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-4-3: The contractor shall provide training presentations
for technical meetings.

  ----------------------------------- -----------------------------------
  Schedule: variable                  Milestone or Deliverable: D

  Quantity: 30 per year               DD250: No

  Media: Briefing                     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-4: The contractor shall develop and maintain written
and practi**cum examinations for ISS Flight Surgeons and BME's

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 43                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-4-5: The contractor shall update and maintain the
following syllabuses: Medical Overview; Toxicology Overview; CMO
syllabus; ISS CPR; Carbon Dioxide Exposure Training; Medical
Diagnostics; Medical Therapeutics; Decompression Sickness; Advanced
Cardiac Life Support (ACLS) equipment handout; ACLS protocols training
cue cards; Countermeasures System (CMS) Evaluation operations; and CMS
Operations.

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 12                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-6: The contractor shall provide an ISS Weekly Training
Report that specifies the classes conducted, simulations supported,
training products com**pleted/delivered, and percentage of medical
operations training completed for ISS crewmembers, Flight Surgeons, and
BME's.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-7: The contractor shall maintain the ISS Crew Health
Care System (CHeCS) Medical Hardware Catalog.**

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 1                         DD250: No

  Media: Report (Word Document)       ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-4-8: The contractor shall support the Field Medical
Training course by coordinating, scheduling and attending training
sessions, and providing a debrief after the course.

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: M

  Quantity: 4                         DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

[Shuttle Training]{.underline}

The contractor shall provide eighteen (18) different classes. Crew
Medical Officers (CMO's) take eleven (11) of the 18; crewmembers
scheduled for EVA takes 6 of the 18; and all other crewmembers take 5.
The contractor shall provide lesson plans, lesson descriptions, and
training objectives to the JSC Mission Operations Directorate (MOD)
Space Flight Training Division (DT) to coordinate crew training
schedules. The contractor shall interface with the JSC Engineering
Directorate to maintain flight-like function/appearance of medical
operations training hardware as well as to ensure availability of that
hardware for training (for example, EVA pre-breathe training). Preflight
training of international Shuttle crewmembers is coordinated with that
country's medical personnel.

**Requirement 4-4-9: The contractor shall update and maintain a
Certification and Training Plan for Shuttle crewmembers; a Certification
and Training Plan for Shuttle Flight Surgeons; and a Certification and
Training Plan for Shuttle Biomedical Engi**neers (BME's).

  ----------------------------------- -----------------------------------
  Schedule: Once per year             Milestone or Deliverable: D

  Quantity: 3 separate Plans          DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-10: The contractor shall conduct pre-flight training
in medical operations support for Shuttle crewmembers (prime and
backup), Shuttle Flight Sur**geons, and Shuttle Biomedical Engineers
(BME's).

  ----------------------------------- -----------------------------------
  Schedule: 5 Flights per Year        Milestone or Deliverable: M

  Quantity: 90 classes (18 classes    DD250: No
  per flight)                         

  Media: Hands-On Briefings           ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-11: The contractor shall develop and maintain written
and practi**cum examinations for Shuttle Flight Surgeons and BME's

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 18                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-4-12: The contractor shall update and maintain the
following syllabuses: Medical Procedures 31001A; Medical Diagnostics
31001; Medical Therapeutics 31001; Medical Therapeutics 32001; Medical
Evaluation of Decompression Sickness (DCS) 31001; Shuttle Emergency
Eyewash (SEE)/Operational Bioinstrumentation System (OBS)/Resuscitator
Training Checklist; CO~2~ 31074 Checklist; Toxicology 91001; and Medical
Refresher 41001.

  ----------------------------------- -----------------------------------
  Schedule: Yearly                    Milestone or Deliverable: D

  Quantity: 9                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-13: The contractor shall provide a Shuttle Weekly
Training Report that specifies the classes conducted, simulations
supported, training products com**pleted/delivered, and percentage of
medical operations training completed for Shuttle crewmembers, Flight
Surgeons, and BME's.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: D

  Quantity: 52                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

[Non-programmatic Training]{.underline}

The contractor shall coordinate and implement the medical clerk and
resident training programs for 14 medical student clerkships, 2 UTMB
residents and 30 Residents in Aerospace Medicine (RAM's) per year. The
contractor shall coordinate and implement the Medical Operations
training program for the KC-135 program, UTMB residents, astronaut
candidates, and military/civilian RAM's.

**Requirement 4-4-14: The contractor shall provide support and
coordination for:**

1.  **Training program announcements**

2.  **Responses to applications**

3.  **Selection of applicants**

4.  **Responses to interested parties and applicants**

5.  **Mentoring of clerks**

6.  **Class schedules, tours and badging**

7.  **Accompany clerks during clerkship**

8.  **Living quarters during clerkship**

9.  **Completing evaluations**

10. **Maintaining research presentation database**

  ----------------------------------- -----------------------------------
  Schedule: per training master       Milestone or Deliverable: D
  schedule                            

  Quantity: 1 per deliverable         DD250: No

  Media: Hardcopy                     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-15: The contractor shall provide support and
coordination for KC-135 medical training:**

1.  **Update and maintain Medical Operation training program materials**

2.  **Coordinate with KC-135 personnel**

3.  **Provide scheduling and badging for physiological training**

4.  **Provide scheduling and badging for flight**

5.  **Ensure Internal Review Board requirements are met**

  ----------------------------------- -----------------------------------
  Schedule: per training master       Milestone or Deliverable: D
  schedule                            

  Quantity: 1 per deliverable         DD250: No

  Media: Hardcopy                     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-4-16: The contractor shall:**

1.  **Coordinate Medical Operations training for the astronaut
    candidates**

2.  **Coordinate flight surgeon presentations with the JSC Mission
    Operations Directorate (MOD) Space Flight Training Division (DT)**

  ----------------------------------- -----------------------------------
  Schedule: per training master       Milestone or Deliverable: D
  schedule                            

  Quantity: 1 per deliverable         DD250: No

  Media: Hardcopy                     ADP: No
  ----------------------------------- -----------------------------------

# SMHCS Sub TO 5: International Medical Operations Support

Medical operations on board the ISS are coordinated among the
International Partners (IP's) through participation on multilateral
medical boards, panels, and working groups. Through these forums, IP
requirements and operations concepts are integrated into ISS medical
operations. The contractor shall support the following boards and
panels: Multilateral Medical Operations Panel (MMOP) and Multilateral
Aerospace Medical Board (MAMB).

Requirement 4-5-1: The contractor shall provide an Executive Secretary
and support staff to the Multilateral Medical Operations Panel (MMOP)
for the purposes of scheduling ten videoconferences (monthly); arranging
two face-to-face meetings (every six months); coordinating agendas for
all videoconferences and meetings; preparing minutes for all
videoconferences and meetings; maintaining a log of all assigned
actions; maintaining a website and posting to that website all documents
and presentation materials from the videoconferences and meetings.

  ----------------------------------- -----------------------------------
  Schedule: Monthly                   Milestone or Deliverable: M

  Quantity: 12                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-5-2: The contractor shall provide an MMOP Executive
Secretary and/or support staff member who is fluent in Russian.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-5-3: The MMOP Executive Secretary shall meet weekly with
the NASA Co-Lead of the MMOP.

  ----------------------------------- -----------------------------------
  Schedule: Weekly                    Milestone or Deliverable: M

  Quantity: 52                        DD250: No

  Media: Face-to-Face Meeting         ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-5-4: The contractor shall provide an Executive Secretary
to the Multilateral Aerospace Medical Board (MAMB) for the purposes of
scheduling a videoconference one month prior to each Increment launch;
coordinating agendas for all videoconferences; preparing minutes for all
videoconferences; and maintaining a log of all assigned actions.

  ----------------------------------- -----------------------------------
  Schedule: ISS Increment             Milestone or Deliverable: M

  Quantity: 3 videoconferences        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-5-5: The contractor shall provide an MAMB Executive
Secretary who is a Medical Doctor (MD).

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-5-6: The contractor shall provide an MAMB Executive
Secretary and/or support staff member who is fluent in Russian:

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**SMHCS Sub TO 6: Medical Contingency Operations**

Contingency action plans are prepared coordinating among various
organizations involved with crew health and safety in the event of a
Shuttle accident or JSC mishap (including hurricane or other disaster).
The contractor shall provide support for development of Emergency
Medical System (EMS) requirements and procedures, contingency training,
and mishap investigations. The contractor's participation in the Medical
Operations Contingency Group shall include coordinating and interfacing
any activities with DDMS, interfacing with site-specific EMS Coordinates
at the CONUS sites, participating in Emergency Response Working Group
meetings, participating in and informing Medical Operations of any Space
Shuttle Mode/Contingency Exercises, and acting as a point-of-contact for
medical contingencies during shuttle missions.

Requirement 4-6-1: The contractor shall maintain and update once per
year the following documents: Astronaut Emergency Medical System (EMS)
Plan for Russia; SLSD Contingency Action Plan (CAP); JSC Aircraft Mishap
Plan (JSC 0590); Medical Operations Support Implementation Plans
(MOSIP's) for White Sands, Dryden Flight Research Center, Moron,
Zaragoza, and Ben Guerir; STS MORD (EMS Section); ISS MORD (EMS
Section); Joint Medical Operations Implementation Plan (EMS Section);
Department of Defense DDMS procedures; and Program Requirements Document
(PRD).

  ----------------------------------- -----------------------------------
  Schedule: yearly                    Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-6-2: The contractor shall update videos, update software,
and provide technical support for Space Operations Medical Support
Training Courses. Each course is three-days in duration. One course is
taught each year at Patrick Air Force Base, Edwards Air Force Base,
White Sands, Spain, and Germany.

  ----------------------------------- -----------------------------------
  Schedule: 5 courses per year        Milestone or Deliverable: M

  Quantity: 5                         DD250: No

  Media: video, software, hardcopies  ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-6-3: The contractor shall be available 24 hours a day, 7
days a week to support flight surgeons in responding to a mishap.

  ----------------------------------- -----------------------------------
  Schedule:                           Milestone or Deliverable: D

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-6-4: The contractor shall support three landing site
mishap simulations per year and one Mission Management Team mishap
simulation per year.

  ----------------------------------- -----------------------------------
  Schedule: 4 simulations per year    Milestone or Deliverable: M

  Quantity:                           DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

## [SMHCS Sub TO 7: Medical Logistics]{.smallcaps}

The contractor shall provide support for the delivery of medical
equipment for each Shuttle mission. The contractor shall be responsible
for the design, refurbishment, testing and flight certification of
designated medical equipment as well as maintaining the equipment
documentation and drawings. The designated medical equipment for which
the contractor shall be responsible is as follows:

-   Shuttle Orbiter Medical System (SOMS) or redesigned SOMS:

> Emergency Medical Kit Airway Subpack
>
> Medications and Bandages Kit Drug Subpack
>
> Airway Medical Accessory Kit EENT Subpack
>
> Medical Accessory Kit IV Administration Subpack
>
> Intravenous Accessory Kit Saline Supply Bag
>
> Resuscitator Trauma Subpack
>
> Patient Restraints Sharps Container

# Rescuer Restraints Saline Bags

-   Contaminant Clean-up Kit

-   Crew Eye Wear

-   Medical Extended Duration Orbiter Pack

The contractor shall be responsible for coordinating the delivery of
medications/medical supplies requested by the physicians stationed at
the NASA Star City Clinic, Russia.

**Requirement 4-7-1: The contractor shall project, procure, maintain and
stock medical supplies needed to supply Shuttle Orbiter Medi**cal System
(SOMS) kits and the Medical Operations Clinic located in Star City,
Russia.

  ----------------------------------- -----------------------------------
  Schedule: 5 Shuttle flights per     Milestone or Deliverable: M
  year                                

  Quantity: 5                         DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-7-2: The contractor shall provide security, bonded
storage and transportation for pharmaceutical consumables in accordance
with NMI 1815.1F, "Handling of Narcotics and Other Drugs Related Under
the Con**trolled-Substances Act of 1970".

  ----------------------------------- -----------------------------------
  Schedule: yearly                    Milestone or Deliverable: M

  Quantity: 1                         DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-7-3: The contractor shall provide medical equipment and
medical consum**ables status tracking and reporting.

  ----------------------------------- -----------------------------------
  Schedule: monthly                   Milestone or Deliverable: D

  Quantity: 12                        DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-7-4: The contractor shall update, maintain and negotiate
changes to the MOD Flight Checklist.

  ----------------------------------- -----------------------------------
  Schedule: variable                  Milestone or Deliverable: M

  Quantity: 15 per year               DD250: No

  Media:                              ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-7-5: The contractor shall project, procure, maintain,
supply, stock and checkout the Shuttle Orbiter Medi**cal System (SOMS)
kits.

  ----------------------------------- -----------------------------------
  Schedule: 5 launches per year       Milestone or Deliverable: D

  Quantity: 5                         DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-7-6: The contractor shall provide launch site support for
changes to the Medical Accessory Kit.

  ----------------------------------- -----------------------------------
  Schedule: 5 launches per year       Milestone or Deliverable: D

  Quantity: 1 per launch              DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-7-7: The contractor shall perform analyses and tradeoff
studies to define medical equipment and pharmaceutical up**grades.

  ----------------------------------- -----------------------------------
  Schedule: variable                  Milestone or Deliverable: D

  Quantity: 6 per year                DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

Requirement 4-7-8: The contractor shall refurbish the Medical Extended
Duration Orbiter Pack for Shuttle missions of 13 days or greater in
length.

  ----------------------------------- -----------------------------------
  Schedule: 2 extended duration       Milestone or Deliverable: D
  fights per year                     

  Quantity: 2                         DD250: No

  Media: Report (Word Document)       ADP: No
  ----------------------------------- -----------------------------------

**Requirement 4-7-9: The contractor shall project, procure, and provide
(per SD-WI-004) medical supplies and consumables to sup**port the
Medical Operations Clinic located in Star City, Russia.

  ----------------------------------- -----------------------------------
  Schedule: yearly                    Milestone or Deliverable: D

  Quantity: as required               DD250: No

  Media: Reports (Word Documents)     ADP: No
  ----------------------------------- -----------------------------------

**Task Order 5: Biotechnology Facility Payload Hardware Development Task
Order**

**Biological Systems
...........................................................................BSO**

**[THE PERIOD OF PERFORMANCE FOR THE BIOTECHNOLOGY FACILITY PAYLOAD
HARDWARE DEVELOPMENT TASK ORDER IS: 4/1/2003 -- 3/31/2004]{.underline}**

The Biotechnology Facility (BTF) will consist of a suite of instruments
for conducting low-gravity, long-duration biotechnology experiments. The
BTF will be a continuously operating facility that accommodates a high
throughput of cell science and tissue engineering experiments.

The BTF will consist of two Expedite the Processing of Experiments to
Space Station (EXPRESS) racks, equipped with the core components and
resources required to support cellular biotechnology experiment
hardware. The first BTF, emphasizing stationary culture systems, will
require development of the following sub-rack systems:

-   Incubator: The incubator shall include separate cell culture
    incubation chambers so as to accommodate various experiments with
    differing incubation temperature.

-   Gas Supply Module: The Gas Supply Modules deliver mixed gasses to
    liquid cell culture media located in the incubators.

-   Refrigerator: a +4 deg C refrigerator for storing samples and media

-   Freezer: a --80 deg C freezer for preserve the samples harvested
    from the incubators

-   Water treatment system: The Water Treatment system purifies ISS
    potable water to research grade water for use in the incubators

-   Supply Kits: These various kits shall be used to: transfer cell
    samples to and from orbit, house samples within refrigeration units
    on-orbit, and house resupply of consumables. Kit contents shall be
    considered as part of the deliverables of the kits.

These sub-rack systems shall be a single Middeck Locker Equivalent (MLE)
or a double MLE in size (ref. NSTS-21000-IDD MDK) and shall be
compatible with an ISS EXPRESS Rack and its stated resources in terms of
mechanical, electrical, and software interface for subrack payloads.

The BTF hardware complement is being developed for operation under the
ISS constraint of a three-person crew. ISS crew time available for BTF
is assumed to be 2 hours per week. Accordingly, the design of the
subrack instruments should emphasize modularity and automation to reduce
the need for crew resources. BTF components will be on-orbit replaceable
to accommodate evolving science needs and to achieve an operational life
of 10 years.

# BSO Sub TO 1 -- Management Plan, Work Breakdown, Schedule and Requirements

# Requirement 5-1-1: The contractor shall develop, implement, and maintain a Configuration Management Plan for BTF and BTF sub-rack systems as outlined in JSC Engineering Directorate Work Instruction EA-WI-027.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 3/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-1-2: The contractor shall develop and maintain a Work Breakdown Structure (WBS) for BTF and BTF sub-rack systems.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 3/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-1-3: The contractor shall provide an overall program schedule referencing the WBS.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 3/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-1-4: The contractor shall support development of top level science and functional requirements for the BTF and BTF sub-rack systems.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 3/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** N/A           | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# BSO Sub TO 2 -- Development of Project Technical Requirements Specification

# Requirement 5-2-1: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Incubator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-2-2: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Gas Supply Module as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-2-3: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Refrigerator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-2-4: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Freezer as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-2-5: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Water Treatment System as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-2-6: The contractor shall support development of a Project Technical Requirements Specification document for the BTF Supply Kits as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** 6/28/03 | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 plus        | ### DD250: N                           |
| updates                     |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# BSO Sub TO 3 -- Support System Requirements Review

# Requirement 5-3-1: The contractor shall support a System Requirements Review (SRR) of the BTF Incubator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-3-2: The contractor shall support a SRR of the BTF Gas Supply Module as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-3-3: The contractor shall support a SRR of BTF Refrigerator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-3-4: The contractor shall support a SRR of BTF Freezer as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-3-5: The contractor shall support a SRR of BTF Water Treatment System as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-3-6: The contractor shall support a SRR of BTF Supply Kits as outlined in JSC Engineering Directorate Work Instruction EA-WI-023.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** per     | **M or D:** D                          |
| review date set by SA and   |                                        |
| EA                          |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 SRR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# BSO Sub TO 4 -- Hardware Development -- Preliminary Design

Requirement 5-4-1: The contractor shall develop preliminary design for
the BTF Incubator. The contractor shall follow the process/templates
defined in JSC Engineering Directorate Work Instruction EA-WI-023 in the
development of for each of the sub-rack systems prior to Preliminary
Design Review (PDR).

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

Requirement 5-4-2: The contractor shall develop preliminary design for
the BTF Gas Supply Module. The contractor shall follow the
process/templates defined in JSC Engineering Directorate Work
Instruction EA-WI-023 in the development of for each of the sub-rack
systems prior to PDR.

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

Requirement 5-4-3: The contractor shall develop preliminary design for
the BTF Refrigerator. The contractor shall follow the process/templates
defined in JSC Engineering Directorate Work Instruction EA-WI-023 in the
development of for each of the sub-rack systems prior to PDR.

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

Requirement 5-4-4: The contractor shall develop preliminary design for
the BTF Freezer. The contractor shall follow the process/templates
defined in JSC Engineering Directorate Work Instruction EA-WI-023 in the
development of for each of the sub-rack systems prior to PDR.

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

Requirement 5-4-5: The contractor shall develop preliminary design for
the BTF Water Treatment System. The contractor shall follow the
process/templates defined in JSC Engineering Directorate Work
Instruction EA-WI-023 in the development of for each of the sub-rack
systems prior to PDR.

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

Requirement 5-4-6: The contractor shall develop preliminary design for
the BTF Supply Kits. The contractor shall follow the process/templates
defined in JSC Engineering Directorate Work Instruction EA-WI-023 in the
development of for each of the sub-rack systems prior to PDR.

+-----------------------------+----------------------------------------+
| **Schedule Dates:**         | **M or D:** D                          |
| development process         |                                        |
| beginning within 30 days of |                                        |
| a SRR                       |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1             | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

#  

# BSO Sub TO 5 -- Preliminary Design Review Documentation

# Requirement 5-5-1: The contractor shall provide the following documents prior to the BTF Incubator PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   Software Requirement Specification

-   Safety Data Package, Phase I

-   End Item Specification (Preliminary)

-   Engineering Drawings (Preliminary)

-   Software design Document (Preliminary)

-   Verification and Validation Document (Preliminary)

-   EEE Parts Analysis (Preliminary)

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-5-2: The contractor shall provide the following documents prior to the BTF Gas Supply Module PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   Software Requirement Specification

-   Safety Data Package, Phase I

-   End Item Specification (Preliminary)

-   Engineering Drawings (Preliminary)

-   Software design Document (Preliminary)

-   Verification and Validation Document (Preliminary)

-   EEE Parts Analysis (Preliminary)

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-5-3: The contractor shall provide the following documents prior to the BTF Refrigerator PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   Software Requirement Specification

-   Safety Data Package, Phase I

-   End Item Specification (Preliminary)

-   Engineering Drawings (Preliminary)

-   Software design Document (Preliminary)

-   Verification and Validation Document (Preliminary)

-   EEE Parts Analysis (Preliminary)

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-5-4: The contractor shall provide the following documents prior to the BTF Freezer PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   **Software Requirement Specification**

-   **Safety Data Package, Phase I**

-   **End Item Specification (Preliminary)**

-   **Engineering Drawings (Preliminary)**

-   **Software design Document (Preliminary)**

-   **Verification and Validation Document (Preliminary)**

-   **EEE Parts Analysis (Preliminary)**

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-5-5: The contractor shall provide the following documents prior to the BTF Water Treatment System PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   **Software Requirement Specification**

-   **Safety Data Package, Phase I**

-   **End Item Specification (Preliminary)**

-   **Engineering Drawings (Preliminary)**

-   **Software design Document (Preliminary)**

-   **Verification and Validation Document (Preliminary)**

-   **EEE Parts Analysis (Preliminary)**

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-5-6: The contractor shall provide the following documents prior to the BTF Supply Kits PDR following JSC Engineering Directorate Work Instruction EA-WI-023:

-   **Software Requirement Specification**

-   **Safety Data Package, Phase I**

-   **End Item Specification (Preliminary)**

-   **Engineering Drawings (Preliminary)**

-   **Software design Document (Preliminary)**

-   **Verification and Validation Document (Preliminary)**

-   **EEE Parts Analysis (Preliminary)**

# Design Analysis Report (Preliminary)

+-----------------------------+----------------------------------------+
| **Schedule Dates:** Within  | **M or D:** D                          |
| 30 day prior to a PDR date  |                                        |
| set by SA and EA            |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 8             | ### DD250: N                           |
| documents/set, 10 set       |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# BSO Sub TO 6 -- Support Preliminary Design Review 

# Requirement 5-6-1: The contractor shall support a Preliminary Design Review for the BTF Incubator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-2: The contractor shall support a Preliminary Design Review for the BTF Gas Supply Module as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-3: The contractor shall support a Preliminary Design Review for the BTF Refrigerator as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-4: The contractor shall support a Preliminary Design Review for the BTF Freezer as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-5: The contractor shall support a Preliminary Design Review for the BTF Water Treatment System as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-6: The contractor shall support a Preliminary Design Review for the BTF Supply Kits as outlined in JSC Engineering Directorate Work Instruction EA-WI-023. 

+-----------------------------+----------------------------------------+
| **Schedule Dates:** PDR     | **M or D:** D                          |
| date set upon concurrence   |                                        |
| between SA and EA           |                                        |
+-----------------------------+----------------------------------------+
| **Quantity:** 1 PDR plus    | ### DD250: N                           |
| follow ups                  |                                        |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# Requirement 5-6-7: The contractor shall provide weekly status reviews and reports.

+-----------------------------+----------------------------------------+
| **Schedule Dates:** weekly  | **M or D:** D                          |
+-----------------------------+----------------------------------------+
| **Quantity:** 52            | ### DD250: N                           |
+-----------------------------+----------------------------------------+
| **Media:** Electronic and   | **ADP:** N                             |
| hardcopy                    |                                        |
+-----------------------------+----------------------------------------+

# 

**Documents Applicable to Biological Systems Example Task Order
available in the Technical Library:**

FH Biotech Task Order Master List

Data Requirements Descriptions:

FH01 Flight Hardware Project Technical Requirements Specification

FH02 Flight Hardware Interface Control Document (ICD)

FH03 Flight Hardware Configuration Management Plan

FH04 Flight Hardware Software Development Plan

FH05 Flight Hardware System Requirements Review

FH06 Flight Hardware End Item Specification

FH07 Flight Hardware Software Requirements Specification

FH08 Engineering Drawings

FH09 Flight Hardware Software Design Document

FH10 Flight Hardware Verification and Validation Plan

FH11 RAESR -- *refer to Section J-5*

FH12 EEE Parts Analysis

FH13 Preliminary Design Review (PDR) Data Package

FH14 Critical Design Review (CDR) Data Package

FH15 Flight Hardware Failure Analysis Report

FH16 Flight Hardware Qualification and Acceptance Test Procedures

FH17 Non-Corform Record - *refer to Section J-5*

FH18 Cert Data Pack - *refer to Section J-5*

FH19 Acceptance Data Package - *refer to Section J-5*

FH20 Flight Hardware User Guide

FH22 Flight Hardware Project Schedule

FH23 Flight Hardware Workmanship Specification List

FH24 PRACA - *refer to Section J-5*

FH26 Engineering Design Change Proposal

FH27 Project Resource Status

FH28 Limited Life - *refer to Section J-5*

FH29 EEE Parts Cont Plan - *refer to Section J-5*

FH30 Payload Safety Data Pack - *refer to Section J-5*

FH31 Flight Hardware Monthly Status Report

FH32 CARD - *refer to Section J-5*

FH33 GCAR - *refer to Section J-5*

FH34 FMEA - *refer to Section J-5*

FH35 SSPGFESARHR - *refer to Section J-5*

FH36 ISS Haz Report - *refer to Section -J5*

FH37 GIDEP - *refer to Section J-5*

FH38 Flight Hardware Project Requirements and Verification Documentation
(PRVD)

**Task Order 6: MPMO Space Station Human Research Program Management
Task Order**

**Mission and Project Management
..........................................\.........MPMO**

THE PERIOD OF PERFORMANCE FOR THE MPMO SPACE STATION HUMAN RESEARCH
PROGRAM MANAGEMENT TASK ORDER IS:

*\*\*1/1/2004 -- 3/31/2005\*\**

The contractor shall provide successful development and operation of the
Space Station Human Research Program or Project assigned to the JSC
SF/Flight Projects Division, Human Research Program Office (HRPO), Human
Research Facility (HRF). The required work includes: project management,
science management, integration and coordination of the overall project,
resource definition and tracking, configuration control and management,
scheduling and control of HRF hardware development projects,
coordination of international partner hardware development, risk
definition and systems management. This TO will also provide:
experiment/increment definition, operations, and training activities in
support of the HRPO. Additionally, other varied scientific, technical,
and administrative support services are required.

Due to the dynamic nature of the ISS assembly sequence and it\'s
corresponding affect on all research payloads, including HRF, the
descriptions of the work to be performed for each of the ISS Research
Increments is written in generic form. The HRF TO Control Board,
consisting of both contractor and NASA representatives, will have the
responsibility for maintaining the schedules book and negotiating
changes to deliverable schedules as long as the changes are within scope
of the TO, do not affect the original planned resources for the affected
deliverables, and any new schedules provide a reasonable time to
completion.

Following are some definitions which will used throughout the TO: DSO
(Detailed Science Objective) - For purposes of this task order, a DSO is
an NRA approved research experiment which will fly only as part of a
\"sortie\" mission utilizing shuttle crewmembers as subjects and/or
operators. These experiments will additionally be classified as a major,
minor, or medium experiment.

-   Experiment, major - an approved research experiment with an inflight
    component requiring EUE hardware development or update. A good
    example of this type of experiment would be the ISS FOOT experiment.

-   Experiment, medium - an approved research experiment with an
    inflight component utilizing only existing hardware. This would
    include most inflight DSO\'s and other good examples include the
    TORSO or H- Reflex inflight experiment.

-   Experiment, minor - an approved research experiment with an inflight
    component utilizing only facility hardware or software. The
    Interactions experiment is a good example of this type of
    experiment.

-   HRF Master Schedule - The HRF Master Schedule document includes
    integrated schedules for all of the ISS research increments covered
    by this TOTO, it documents the experiments assigned to each ISS
    research increment, and the schedule milestones for the TO
    deliverables. This book, also known as the \"Blue Book\" will be
    published monthly per requirement HSCSMHA1-002. The HRF Master
    Schedule cannot be changed without concurrence of the HRFTO control
    Board. The contractor will keep a copy of the HRF Master Schedule in
    the HRF Library.

-   HRF TOTO Control Board - The TOTO Control Board consists of the NASA
    TOTO Technical Monitor and the contractor\'s project manager who
    will determine if required or requested changes are in-scope or
    out-of-scope of this TOTO. Changes can be in the form of NASA
    Technical Monitor requests or ISS Program Changes. All out-of-scope
    changes or those requiring significant additional resources to
    complete will require a TOTO amendment. As a minimum, this board
    will meet monthly, and the contractor will keep and publish minutes
    from each HRF TOTO Control Board meeting. The minutes will be kept
    in the HRF library. This board will also be the forum to document
    contractor performance based upon the TOTO Surveillance Plan. The
    board will include up to three (3) additional NASA and three (3)
    additional contractor Subtask Managers.

-   ISS experiment - An NRA approved research experiment that will
    utilize ISS long duration crewmembers as subjects and/or operators.

-   Increment - Encompasses the flight days on ISS from the docking day
    of a crew exchange vehicle until the next docking day of another
    crew exchange vehicle.

-   Pre and Post only Experiment - a NRA approved research experiment
    with no inflight component (any hardware will be developed by PI or
    come from existing LSLE). A good example of a medium sized Pre/post
    experiment would include the Xenon and Epstein -Barr experiments.

-   Requirements/Design Review Package - those reports/documents
    required for a successful review defined in SF4-008.

-   Stage - covers the span between the launch of a vehicle and the
    launch of the next vehicle tyo ISS. A stage is usually within an
    increment, but may extend between two increments (as in joint ops
    stage).

**MPMO Sub TO 1 Human Research Program Management Services**

This Subtask details the requirements for the overall, non-increment
specific management services for HRF: Project Management (including HRF
Schedules and Technical Meeting support), HRF briefings and
presentations (including Special Studies and Outreach efforts),
International Project Coordination, Logistics and Maintenance,
Configuration Management, Software Development Process, and Technical
Services(including Integrated Planning System (IPS), Library Services,
and HRF Web Site Maintenance).

**Requirement 6-1-1: Project Management Services**

**The contractor shall provide overall HRF Project Coordination Services
to manage the HRF Project. This includes representing HRF interests to a
wide variety of internal and external HRF organizations with respect to
non-increment specific issues and processes. This also includes the
contract management of the overall TO with respect to schedules and
cost.**

**Deliverables:**

**1. The contractor shall prepare and maintain contractor related HRF
status schedule reports, cost reports, and track HRF related technical
risks.**

**2. The contractor shall develop briefing packages for the NASA HRF
Project Manager in support of interface/coordination meetings with other
NASA HRF project leads and officials at Directorate levels and other
centers for planning, coordinating, and integrating the HRF project.
This includes HQ Monthly Experiment Status reports, Clearing House
Meetings, and the Flight Research Management Branch Project Management
Report.**

+-----------------------------------+----------------------------------+
| **Schedule** (1) Monthly          | **M or D** D                     |
| following the delivery of SEAT    |                                  |
| financial report to NASA. (2) Per |                                  |
| HRF TO CB.                        |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. 12 per fiscal     | **DD250** N                      |
| year (1 per month)                |                                  |
|                                   |                                  |
| 2\. 6 HRF Briefing packages per   |                                  |
| month                             |                                  |
+-----------------------------------+----------------------------------+
| **Media** Hardcopy                | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-1-2:** **HRF Schedules**

**The contractor shall develop and maintain an HRF Master Schedule. The
HRF Master Schedule will contain detailed integrated schedules for each
increment included in this TOTO. The increment schedule shall contain
key HRF deliverables to the ISS Payload Office, major deliverables to
HRF customers, major internal HRF milestones, individual integrated
experiment schedules, and a matrix of HRF experiments and HRF activities
assigned to each Increment. This schedule will be base lined and
reviewed monthly for proposed changes by the NASA and LM HRF TO
Managers. This schedule will contain the mutually-agreed to dates for TO
deliverables.**

**Deliverables include:**

**1. HRF Master Schedule (Blue Book).**

**2. Standard increment template based on SSP 57057 and generic
milestones for each functional HRF area.**

**3. TO status and schedules review**

  ----------------------------------- -----------------------------------
  **Schedule** 1. With in 1 week of   **M or D** D
  the monthly HRF Schedules review 2. 
  February 2001 3. Monthly following  
  submittal of LM SEAT financial      
  reports to NASA.                    

  **Quantity** 12 updates per fiscal  **DD250** N
  year (1 per month)                  

  **Media** \[BM\] Dec 2001 HRF       **ADP** N
  Master Schedule Book                
  ----------------------------------- -----------------------------------

**Requirement 6-1-3: The contractor shall review ISS Program change
papers and FACB CRs for HRF effectivity and provide recommendations/cost
assessments for those that affect the HRF Project.**

  ----------------------------------- -----------------------------------
  **Schedule** Within one (1) week of **M or D** M
  receipt of CR/Change paper.         

  **Quantity** Provide HRF Operations **DD250** N
  impact assessments for 20 CRs/PIRNs 
  per month.                          

  **Media** N/A                       **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-4: The contractor shall prepare presentations and
supporting documentation to support HRF technical coordination meetings
with ISLSWG (2/year), SUASS (2/year), IAR, and one additional review of
comparable effort.**

  ----------------------------------- -----------------------------------
  **Schedule** Per ISS or appropriate **M or D** D
  Program Announcements               

  **Quantity** 6 briefing packages    **DD250** N
  and supporting documentation per    
  fiscal year                         

  **Media** \[BM\] - FY2000 ISLSWG    **ADP** N
  meeting presentations               
  ----------------------------------- -----------------------------------

**Requirement 6-1-5: Special Studies**

**The contractor shall participate in special or unique studies related
to the use of HRF equipment. For example, Project Impact Assessments due
to ISS Assembly Sequence changes or budgetary change.**

  ----------------------------------- -----------------------------------
  **Schedule** Scheduled per dates    **M or D** D
  agreed at monthly HRF TO Control    
  Board meetings.                     

  **Quantity** 4 studies per fiscal   **DD250** N
  year                                

  **Media** Hard Copy                 **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-6: International Project Coordination**

**The contractor shall assist the customer in the development of
agreements and processes with the International Partners providing
hardware to the ISS Human Research Program and conducting experiments
under the cooperative science program. This includes working with the
customer and the ISS Program Office for coordination of Russian
operations.**

**Deliverable:**

**1. Reports, Action Item Summaries and Forward Action Plans from
international meetings affecting HRF.**

**2. International meeting briefing packages in support of HRF**

  ----------------------------------- -----------------------------------
  **Schedule** 1. 2 weeks after each  **M or D** D
  meeting . 2. Per direction from DO  
  CCB.                                

  **Quantity** 1. 2 meetings per      **DD250** N
  fiscal year. 2. 2 meetings per      
  fiscal year.                        

  **Media** Hard Copy                 **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-7: Logistics and Maintenance**

**The contractor shall perform Logistics Support Analysis per the HRF
PRP to assure compliance with SSP 50431, ISS Space Station Program
Requirement for Payloads and SSP 50277, ISS Payloads Integrated
Logistics Support Guidelines. The contractor shall represent HRF at
meetings of the NASA Logistics and Maintenance (L&M) Working Group.**

**Deliverable:**

**1. Report activities and issues that may impact HRPO.**

**2. Coordinate HRPO responses to action items or inquiries from the ISS
Logistics and Maintenance Working Group and the MSFC Consolidated
EXPRESS Logistics and Maintenance Working Group**

**3. Maintain Database capable of tracking all HRF related limited life
items**

**4. Maintain the HRF Logistics and Maintenance plan**

**5. Provide inputs to affected HRF reports and manifests.**

  ----------------------------------- -----------------------------------
  **Schedule** 1. During Monthly      **M or D** D
  Schedules review. 2. 2 weeks after  
  the receipt of action. 3. 10        
  updates per year. 4. One update per 
  year. 5. per the HRF Master         
  Schedule                            

  **Quantity** 1. 1 time per month.   **DD250** N
  2. 20 AI or requests per Fiscal     
  year with updates to support 6 US   
  and 4 Russian launches per year. 4. 
  1 update. 5. Per the HRF Master     
  Schedule                            

  **Media** Hard Copy                 **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-8: Configuration Management**

**The contractor shall plan, implement and maintain a Configuration
Control System for the management of the NASA JSC HRF project, in
accordance with established NASA configuration management plans and
procedures. The contractor shall provide program management, technical
management, and administrative services**

**Deliverables:**

**1. Coordination of CCB activity with NASA and the contractor.**

**2. Processing, distributing and coordinating responses to Change
Requests.**

**3. CCB meeting support (i.e. preparation of agendas, minute
recording/distribution, follow-up/close-out of actions, preparation of
directives, verify compliance of directives).**

**4. Maintain hard copy file of all processed change requests and
directives.**

**5. Interface with engineering; manufacturing; Safety, Reliability &
Quality Assurance (SR&QA) and other organizations to maintain status of
approved changes and the end item product.**

**6. Interface with the FACB to receive, evaluate, track and provide
appropriate impact and other data for Space and Life Science Directorate
(SLSD) and ISS Change Requests. Ensure proper coordination and direction
of changes to affected Science Payloads project elements and a timely
response of impacts to the ISS Program Office.**

**7. Participate in system and hardware status reviews by distributing
review documents and agendas. Establish and maintain a log of all Review
Item Disposition (RID) and review actions and report the status of these
items**

  ----------------------------------- -----------------------------------
  **Schedule** 1,2,3,4,5, & 6 Maximum **M or D** D
  of 1 per week consistent with HRF   
  CCB & FACB schedule                 

  **Quantity** 1,2,3, & 5. Support    **DD250** N
  for 50 HRF CRs per fiscal year. 4.  
  1 master file, with 50 updates per  
  fiscal year (1 per CCB meeting). 6. 
  1 per FACB CR, for 20 FACB CRs per  
  fiscal year. 7. Support 20 new      
  projects per fiscal year            

  **Media** Hard Copy                 **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-9: The contractor shall support the Software
Development Process.**

**Deliverables:**

**1. Maintain a software Development Plan.**

**2. Maintain procedures for receiving EUE software and developing
integrated loads.**

**3. Maintain Software Configuration Management Plan And Procedure.**

**4. Insure software maintenance and the computer support required for
software reconfiguration management is in place.**

**5. Maintain a User Interface Process Plan.**

**6. Provide system administration and operational support for the HRF
software configuration management server.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1. 2 updates per year   **DD250** N
  2. 2 updates per year 3. 2 updates   
  per year 4. Continuous 5. 1 plan and 
  1 update. 6. Continuous.             

  **Media** Hard Copy and electronic   **ADP** N
  media                                
  ------------------------------------ ----------------------------------

**Requirement 6-1-10: Integrated Planning System Support (IPS)**

**The contractor shall provide inputs to the IPS developers to meet HRF
documentation requirements. The contractor shall also provide for the
entry of HRF inputs into the Integrated Planning System (IPS) to meet
HRF and FACB requirements.**

**Deliverables shall include:**

**1. Input and maintenance of IPS data controlled through the HRF CCB
and HRF related EB Configuration Control Boards (CCB) as well as
publication of controlled documents per defined schedules.**

**2. Documents/reports include the output of experiment-specific
Experiment Documents and flight-specific manifest reports.**

  ----------------------------------- -----------------------------------
  **Schedule** 1. Within 2 weeks of   **M or D** D
  CCB Directives 2. Per HRF Master    
  Schedule                            

  **Quantity** 1. Update IPS inputs   **DD250** N
  based upon 50 CCB directives per    
  fiscal year. 2. One experiment      
  document per approved experiment.   
  One manifest report per             
  flight/increment.                   

  **Media** Hard and soft copies.     **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-1-11: Library Services**

**The contractor shall maintain Library service capabilities to process,
integrate, control, distribute and store information created and used by
contractor and NASA personnel in support of the HRF project. The
contractor shall develop cost effective processes to manage these
services.**

**Deliverables:**

**1. Maintain a user library of HRF documents related to experiment and
hardware development, data systems, payload development, integration and
facilities. Includes periodic maintenance of the physical files.**

**2. Maintain master physical and electronic files of original documents
with controlled access.**

**3. Maintain and publish document database(s).**

**4. Maintain HRF Master List of Documents.**

**5. Provide assistance to personnel, including conducting document
searches and obtaining documents from multiple sources.**

**6. Establish and maintain the processes for document preparation,
technical editing, revisions, and other word processing used by HRF
project personnel.**

+-----------------------------------+----------------------------------+
| **Schedule** 1,2. Complete within | **M or D** D                     |
| 1 week of submittal of            |                                  |
| documents/drawings to library     |                                  |
| services (see Master HRF          |                                  |
| Schedule) 3. Updated last working |                                  |
| day of each month                 |                                  |
|                                   |                                  |
| 4\. Updated last working day of   |                                  |
| each month                        |                                  |
|                                   |                                  |
| 5\. Complete within 1 week of     |                                  |
| request                           |                                  |
|                                   |                                  |
| 6\. HRF Process Plan by February  |                                  |
| 2001,up date per HRF TO CB        |                                  |
| direction                         |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. 1 User library,   | **DD250** N                      |
| (600 updates per fiscal year) 2.  |                                  |
| 1 controlled library (with 600    |                                  |
| updates per fiscal year) 3. 1     |                                  |
| hardcopy and softcopy with 1      |                                  |
| update per month (12 per fiscal   |                                  |
| year). 7. 1 Plan and 1 update per |                                  |
| fiscal year.                      |                                  |
+-----------------------------------+----------------------------------+
| **Media** \[BM\] FY2000 HRF       | **ADP** N                        |
| Library Services                  |                                  |
+-----------------------------------+----------------------------------+

**Requirement 6-1-12: Outreach**

**The contractor shall coordinate the development and delivery of
special presentations or display booths to provide visibility at HRF
functions and activities.**

**Deliverable: Prepare and coordinate the publication of information
booklets and exhibit activities reflecting mission, experiment,
hardware, integration and facilities activities. These exhibits shall
include information booklets, exhibits of HRF project hardware, and
participation by contractor personnel to answer project related
questions.**

  ----------------------------------- -----------------------------------
  **Schedule:** Open House (August of **M or D** D
  each Fiscal Year) 2 other events as 
  directed by the TOTOCB              

  **Quantity** Four exhibits per year **DD250** N
  including JSC Open House, , and 2   
  additional comparable events as     
  directed by the TOCCB.              

  **Media** \[BM\] August 2000 JSC    **ADP** N
  Open House Support                  
  ----------------------------------- -----------------------------------

**Requirement 6-1-13: The contractor shall support development and
Maintenance of HRF Websites**

**Deliverable:**

**1. Prepare historical documents and/or records for publication on a
web site.**

**2. Post experiment and hardware review documentation to a (contractor
managed) web site per SF4-WI-008.**

**3. Maintain and update the HRF SPORTS page**

**4. Develop and administer HRF document web sites**

+-----------------------------------+----------------------------------+
| **Schedule** 1, 4. As determined  | **M or D** D                     |
| by HRF TOTO CB                    |                                  |
|                                   |                                  |
| 2\. 2 days after experiment       |                                  |
| team/hardware development team    |                                  |
| submission of files to webmaster  |                                  |
| . 3. Last working day of the      |                                  |
| month                             |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1,4. As determined   | **DD250** N                      |
| by HRF TOTO CB                    |                                  |
|                                   |                                  |
| 2\. 50 document review postings   |                                  |
| per fiscal year                   |                                  |
|                                   |                                  |
| 3\. 12 updates per fiscal year (1 |                                  |
| per month)                        |                                  |
+-----------------------------------+----------------------------------+
| **Media** Electronic              | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-1-14: HRF NASA Property Management**

**The contractor shall provide property management services for on-site
JSC NASA tagged HRF hardware in accordance with established NASA work
instructions for the property management of government owned
equipment.**

**Deliverables:**

**1. The maintenance of property databases (addition and deletion of
new/old items, and changes in responsibility and location)**

**2. Inventory audits**

+-----------------------------------+----------------------------------+
| **Schedule** 1. Weekly 2. Per     | **M or D** D                     |
| NASA work instructions            |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. 50 updates per    | **DD250** N                      |
| fiscal year (1 per week)          |                                  |
|                                   |                                  |
| 2\. 2 audits per fiscal year      |                                  |
+-----------------------------------+----------------------------------+
| **Media** Hard and soft copy      | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-1-15: The contractor shall support the development,
analysis and implementation of Lessons Learned.**

**1. Document, analyze and implement lessons learned for feedback into
the system for continuous improvement.**

**2. Develop and maintain lessons learned for input to the Payload
Program.**

  ----------------------------------- -----------------------------------
  **Schedule** Per the HRF TO CB      **M or D** M
  direction                           

  **Quantity** 1 set per increment    **DD250** N

  **Media** As defined by ISS program **ADP** N
  ----------------------------------- -----------------------------------

### MPMO Sub TO 2 HRF Increment Definition, Development and Implementation

The contractor shall provide support to the HRF payload integration,
training, verification, and Operation functions for the HRF payload
complement assigned to individual ISS increments. This support shall
include aspects of project management, operations, training, experiment
development and science management supporting the processing of an
entire increment\'s worth of HRF activities for multiple increments in
various stages of development and implementation. Tasks defined within
this subtask will begin with preflight planning and development at
approximately I-27 months (or L-24 months if equipment is required to be
launched prior to the start of the increment). Activities will continue
through vehicle integration, on orbit operations support, post flight
vehicle de-integration, and end with the completion of the increment
specific post-flight reporting activities at approximately R+3 months.
Increment definition, activities, and experiment support for an
increment will be defined in the HRF Monthly Master schedule to be
developed, configuration controlled, and approved jointly by NASA and
the contractor (ref requirement 1 in subtask 1).

All tracking and work reporting in support of this Sub TO is to be
tracked and reported on a per increment basis. Sub TO managers will be
assigned responsibility for individual increments and will be
responsible for management and evaluation of each increment as a
separate entity. In addition, the contractor will maintain the
capability to report costs on a per requirement basis. This data is not
required to be reported each month, but should be available to NASA
managers within 48 hours of a request for such data.

**Requirement 6-2-1: Increment Coordination**

**The contractor shall coordinate the completion of all HRF related ISS
increment-specific milestones and deliverables as identified in this
subtask and ensure that they are completed as defined in the HRF Master
Schedule. In addition, the contractor shall verify that experiment
engineering and hardware requirements have been properly documented and
that requirements are consistent with program and increment
documentation. This increment-based approach shall synchronize the
contractor\'s effort and products with NASA/SF requirements and NASA
ISS/OZ/Payloads Office processes. The contractor shall support
increment-specific reviews by providing integrated information. The
contractor shall coordinate and develop the documentation required and
participate in the reviews, both internal and external to the HRF
organization of all required documentation. The contractor shall
coordinate real-time support to HRF Increment specific payload
activities.**

**Deliverables:**

**1. An integrated schedule of increment-specific deliverables, as
negotiated with the ISS Payloads Office, for inclusion in the HRF Master
Schedule.**

**2. Increment-specific PIA Addenda.**

**4. Assure HRF appropriate representation at ISS payload related forums
including: PMIT,PCB, HRF CCB, FACB, IRT, RPWG, POIWG and Clearing House
meetings.**

**5. Increment-specific HRF responses to ISS change papers and PIRNs
affecting Increment Operations.**

**6. Increment Payload Readiness Review (PRR) presentation packages .**

**7. CoFR inputs for increment flights.**

**8. Coordinate HRF real-time support of HRF Increment specific
activities.**

**9. Post-flight accomplishment and anomaly reports.**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Master       | **M or D** D                     |
| Schedule.                         |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. One original and  | **DD250** N                      |
| twelve (12) updates, per fiscal   |                                  |
| year. 2,6,7&9. One and up to 1    |                                  |
| update. 4. One per meeting        |                                  |
|                                   |                                  |
| 5\. 250 PIRNS with 20 requiring   |                                  |
| detailed assessments, per fiscal  |                                  |
| year.                             |                                  |
|                                   |                                  |
| 8\. Per the HRF OIP.              |                                  |
+-----------------------------------+----------------------------------+
| **Media** \[BM\]: Increment 2     | **ADP** N                        |
| equivalent documents              |                                  |
+-----------------------------------+----------------------------------+

**Requirement 6-2-2: Manifests, Stowage, and Trash Management**

**1. The contractor shall develop and maintain flight manifests for all
HRF launch, on-orbit, and return missions. Coordinate manifest
requirements with all science and hardware disciplines to account for
items required to perform HRF activities and return necessary samples
and hardware. Coordinate baselining of each manifest with the HRF and
FAC Board and submit approved manifest items to OZ and PDL. Manage and
maintain an HRF Manifest report on the HRF website. Evaluate IPS
manifest data to assure accuracy. Work with IPS coordinator to resolve
any issues concerning the manifest data.**

**2. The contractor shall input and maintain flight-specific manifest
and stowage data required in the Payload Configuration Data Set. Submit
stowage item drawings electronically to the PSWG for incorporation into
the PDL.**

**3. The contractor shall develop and coordinate stowage plans for HRF
launch and on-orbit for items within the Rack and outside the rack,
along with return missions for the increment. The contractor shall
maintain a database with the planned and real-time hardware stowage
location. As real-time changes occur, the stowage representative will
relay inputs back to procedures personnel for future increments. The
contractor shall interface with hardware providers and HRF Operations
personnel to ensure requirements are met. The contractor shall review
stowage kit lay-outs to ensure operational feasibility.**

**4. The contractor shall input and maintain increment specific On-Orbit
Operational Configuration Drawings.**

**5. The contractor shall work with HRF experiment and system developers
to create increment-specific trash requirements and plans. The
contractor will coordinate with ISS Program representatives to ensure
that HRF trash management requirements are understood and provide input
to the planning process.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 preliminary,          **DD250** N
  baseline, and 3 updates for each     
  deliverable                          

  **Media** \[BM\] HRF Increment 2     **ADP** N
  Products                             
  ------------------------------------ ----------------------------------

**Requirement 6-2-3: Safety**

**The contractor shall prepare, coordinate and manage the Flight and
Ground Safety Data Packages (Phase 1, 2 for new hardware items, and
Phase 3 for the experiment complement) for HRF hardware and experiments
assigned to this Increment. The contractor shall support the Payload
Safety Review Panel process by providing operational safety information
and analyses for both ground and flight safety packages and reviews. The
contractor shall negotiate schedules for safety reviews with the PSRP
and shall support PSRP reviews.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** One ground and one      **DD250** N
  flight PSRP-accepted package for     
  each hardware item/complement        
  assigned to this increment, per      
  identified review.                   

  **Media** Integrated phase safety    **ADP** N
  packages and presentations           
  ------------------------------------ ----------------------------------

**Requirement 6-2-4: IMS and Hardware-Unique Labeling**

**The contractor shall manage all Increment specific hardware labels
including ordering IMS and hardware unique labels as required by
hardware providers to meet established ISS label requirements. Collect
IMS labeling data, integrate it across the HRF program, and provide
appropriate reports and documentation to the ISS IMS Office. Coordinate
and provide HRF IMS.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per hardware item for **DD250** N
  all hardware items launching to      
  support this increment (see HRF      
  Master Schedule).                    

  **Media** Benchmark: Increment 2 IMS **ADP** N
  and Label procurement                
  ------------------------------------ ----------------------------------

**Requirement 6-2-5: CPHS/HRMRB**

**The contractor shall coordinate, prepare, and deliver the submittal of
materials for the complement of experiments for the JSC Committee for
the Protection of Human Subjects (CPHS) and the Human Research
Multilateral Review Board (HRMRB) reviews; prepare and support the
presentation of IRB/HRMRB updates and integrated IRB/HRMRB packages.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1. CPHS/HRMRB submittal **DD250** N
  and 1 integrated package, with 1     
  update per experiment and 1 update   
  of the integrated package.           

  **Media** BM: I2 IRB submittal & I2  **ADP** N
  Integrated IRB Presentation          
  ------------------------------------ ----------------------------------

**Requirement 6-2-6: BDC Plan**

**The contractor shall define, document, and verify BDC requirements in
a BDC Plan; assist the PIs in the planning and implementing of Baseline
Data Collection (BDC) activities at JSC and remote sites (KSC, Dryden,
and Russia).**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 3 (preliminary, final,  **DD250** N
  and as-run).                         

  **Media** Benchmark: Increment 2 BDC **ADP** N
  Plan                                 
  ------------------------------------ ----------------------------------

**Requirement 6-2-7: Data Sharing Plan**

**The contractor shall collect data sharing requests from the
experiments and document them in a Data Sharing Plan.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master          **M or D** D
  Schedule.                            

  **Quantity** 2 (preliminary and      **DD250** N
  final).                              

  **Media** Benchmark: Increment 2     **ADP** N
  Data Sharing Plan                    
  ------------------------------------ ----------------------------------

**Requirement 6-2-8: Informed Consent Briefings**

**The contractor shall collect, translate, and prepare background
material for consolidated Med Ops/HLS crew informed consent briefings.
Coordinate facilities, crew & PI schedules, and prepare increment
overview presentations.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 informed consent      **DD250** N
  briefing for each increment          
  crewmember and their back-ups        

  **Media** Benchmark: Increment 2     **ADP** N
  Informed Consent Briefing            
  ------------------------------------ ----------------------------------

**Requirement 6-2-9: SVT**

**The contractor shall coordinate, plan, and conduct Science
Verification Tests (SVTs). Collect and distribute SVT data to PIs for
analysis.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 SVT with one repeat   **DD250** N
  per experiment                       

  **Media** Benchmark: Increment 2 SVT **ADP** N
  Report                               
  ------------------------------------ ----------------------------------

**Requirement 6-2-10: SWG/PI Meetings**

**The contractor shall plan, coordinate, and help conduct periodic
science working groups and/or PI meetings(consisting of representatives
from each experiment team assigned). These meetings are a forum to
coordinate and resolve science related payload issues relevant to
specific ISS research increments, plan operating strategies, and inform
PIs of program milestones. The contractor will be required to provide
operational and logistical support for meeting setup, facility
configuration and meeting organization, including development of
presentations and supporting materials.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master          **M or D** D
  Schedule.                            

  **Quantity** 2 science working group **DD250** N
  and/or PI meetings.                  

  **Media** n/a                        **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-11: Increment Science Coordination**

**The contractor shall coordinate and integrate all of the science
deliverables for this increment, including:**

**1. Evaluate and develop payload options to maximize the research
(includes both preflight planning and real-time operations). Developing
prioritization recommendations for HLS research objectives in support of
ISS tactical planning.**

**2. Coordinate science management inputs to crew training, procedures,
and hardware development issues.**

**3. Represent Increment Science Management interests at the Flight
Activities Control Board(FACB), Space & Life Sciences Directorate
Clearinghouse, Increment Research Team (IRT),Research and Planning
Working Group (RPWG), and Payload Operations and Integration Working
Group (POIWG) by providing coordinated, increment-level HLS research
strategies.**

**4. Oversee the implementation of increment specific post-flight
research result-reporting plan consistent with the Life Sciences Data
Archive (LSDA) and the overall post-flight reporting objective of the
ISS research program. Provide oversight of the post flight archival
process for the LSDA.**

**5. Conduct a systematic and detailed research readiness review of
research objectives for each payload element. This review shall be timed
to occur prior to the start of the formal increment CoFR process.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1,2,4,5 1 preliminary   **DD250** N
  and 1 final input 3. 125 meeting per 
  fiscal year (not to exceed 10 per    
  month)                               

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-12: PAO Reference Material**

**The contractor shall develop and maintain appropriate Public Affairs
Office (PAO) and outreach material describing the planned HLS
research.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master          **M or D** D
  Schedule.                            

  **Quantity** 1 summary or update per **DD250** N
  experiment and 1 increment briefing  
  summary                              

  **Media** Benchmark: HRF 1-page      **ADP** N
  experiment summaries                 
  ------------------------------------ ----------------------------------

**Requirement 6-2-13: Experiment Science Coordination**

**The contractor shall define and provide individual experiment unique
science requirements for incorporation into HRF Increment specific
documentation, and assure that these requirements are correctly included
in final documents. The contractor shall:**

**1. Support and provide science expertise at experiment design reviews,
IWG meetings, and/or PI meetings to develop a full understanding of the
experiments.**

**2. Verify that all experiment science and operational requirements are
properly documented and experiment constraints honored in the HRF IIRD,
relevant ISS Payloads data sets, and ISS program products (i.e. On-Orbit
Summary, Payload Operations Data File).**

**3. Assist the PIs in developing crew-operating procedures and assume
primary responsibility for ensuring that the procedures meet the
experiment objectives.**

**4. Provide technical expertise to guide all planned
experiment-training sessions through the Payload Training Dry Run
process. Assist in the development of lesson plans, courseware,
computer-based training tools, and ground support personnel training
tools. Ensure IRB/HRMRB compliance of all experiment training and flight
activities.**

**5. Assist the PI in the development of integrated test plans (i.e.,
SVT Plans) and support Science SVTs for each experiment.**

**6. Provide experiment science support (i.e., crew procedure inputs,
requirements definition, operational configuration drawings) for all HRF
rack sub-element on-orbit checkout and maintenance activities.**

**7. Assure consistency between flown labels, operations nomenclature,
flight and ground procedures.**

  ----------------------------------- -----------------------------------
  **Schedule** Per the HRF Master     **M or D** D
  Schedule                            

  **Quantity** One preliminary input  **DD250** N
  and 2 updates per item listed       

  **Media** -                         **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-2-14: Experiment Engineering Coordination**

**The contractor shall:**

**1. Develop full understanding of the experiments assigned in the HRF
Master Schedule and provide experiment specific engineering inputs to
all HRF documentation, including the HRFIIRD, relevant ISS Payloads data
sets, & ISS program products.**

**2. Assist PIs in developing (a) crew procedures, (b) training
products, (c) SVT plans, (d) BDC plans, (e) design and functional
requirements for EUE, (f) data processing requirements, and(g) plans for
launch/landing site ground support activities.**

**3. Coordinate availability and readiness of experiment hardware or
systems to support all training and/or testing activities**

**4. Support the PSRP process by providing operational safety
information and analyses for both ground & flight safety packages and
reviews.**

**5. Provide engineering support for simulations, including planning
inputs, technical and operations support, and real-time console support,
including providing experiment-specific information relative to
experiment activities and/or troubleshooting**

**6. Review integration documentation inputs for experiment unique
hardware (i.e., ICD, PVP,SRD)**

**7. Providing experiment engineering support (i.e., crew procedure
inputs, requirements definition, operational configuration drawings) for
all HRF rack sub-element on-orbit checkout & maintenance activities.**

**8. Support the IPLAT process by providing HRF label drawings to NASA
for review and verification. Provide label verification reports to
PEI.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 basic input and 2     **DD250** N
  updates per item listed per          
  experiment                           

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-15: Crew Training**

**The contractor shall support and provide:**

**1. Training Coordination - Coordinate Crew, GSP, CBT and simulation
training deliverables and activities at the increment level, and provide
inputs for increment specific HRF training.**

**2. Crew Training Planning - Coordinate and prepare for all crew
training activities, including increment-specific crew training plans
that have been coordinated with all HRF internal groups and non-HRF
increment interfaces (MOD and MSFC). Provide inputs to the HRF
requirements for ground training facilities, and the scheduling of BDC
activities. Provide tracking and reporting of crew training
activities.**

**3. PDL Maintenance - Maintain increment specific crew training and BDC
requirements databases, and coordinate CRs to appropriate control
boards.**

**4. PTDR\'s - Develop and deliver training courseware in a format
consistent with ISS programmatic standards. Conduct internal dry runs,
support procedure verification, PDRP reviews, and usability testing in
preparation for lesson specific PTDRs. Coordinate scheduling of
facilities, Lab Support Equipment (LSE), trainers, procedures, and
materials prior to each dry run and PTDR. Maintain and coordinate
closure of actions resulting from PTDR prior to training session.**

**5. Crew Training Sessions - Coordinate all elements of training
sessions for nominal and proficiency training to facilitate readiness,
update training courseware based on PTDR, and conduct training sessions
and instruction for ISS crewmembers. Track and close actions resulting
from training sessions.**

**6. Instructor Certification- Conduct instructor training and certify
instructors based on HRF instructor certification requirements.**

**Deliverables:**

**1. Crew Training Payload Data Library**

**2. Increment Crew Training**

**3. Payload Training Dry Runs**

**4. Training Courseware and Lesson Plans**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** M

  **Quantity** 1. One preliminary      **DD250** N
  input and 3 update 2. 4 lessons per  
  experiment assigned to the           
  Increment. 3. 1 PTDR per training    
  lesson, and 1 update. 4. 1 per       
  training lesson.                     

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-16: Ground Support Training**

**The contractor shall support and provide:**

**Training Planning - Coordinate ground support personnel training.
Define and develop Ground Support Training Guide and increment-specific
ground support training plans and guides according to ISS programmatic
standards and unique HRF requirements in preparation for
certification.**

**\* PDL Maintenance - Maintain increment-specific ground control
training requirements databases and coordinate CRs to the appropriate
boards.**

**\* GSP Training Sessions - Coordinate all elements of GSP training
sessions, including; lesson plans, presentations, HRF hardware,
program-provided hardware and software, EUE, shared hardware, training
facilities, on-line instruction, instructors, and support personnel.**

**Conduct GSP training sessions based upon certification requirements
defined in the HRFOIP.**

**\* GSP Certification - Define HRF TSC position-specific certification
requirements based upon HRF and (POIC- delete per approved Rev. B) ISS
Programmatic guides and plans.**

**Maintain HRF training certification records. Certify HRF ground
controllers based upon completion of requirements.**

**Deliverables:**

**1. Increment Specific GSP Training Payload Data Library**

**2. GSP final certification report**

**3. Certified HRF GSP cadre**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1. 1 preliminary input  **DD250** N
  and 1 update prior to baseline; 2. 1 
  certification report 3. 1 Cadre of   
  Certified HRF personnel (per the HRF 
  OIP)                                 

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-17: Computer-Based Training (CBT) Development**

**The contractor shall support and provide:**

**\* Product Design and Development - Design, develop, and maintain CBT
lessons to support increment specific HRF training activities (including
crew and GSP). Interface with HRF science and operation teams, MOD, and
MSFC to develop these CBT lessons consistent with HRF and ISS
programmatic requirements as defined in the Media Requirements Document
and the Payload Training Implementation Plan.**

**\* Product Reviews - Coordinate and support internal lesson reviews,
external reviews and Payload Training Dry runs according to the ISS
Payload Training Implementation Plan Product Delivery - (Provide
schedules for CBT deliveries for incorporation into the HRF Master
Schedule- delete from requirement per Rev. B of TO) Deliveries include
inputs to CBT CD labels, stowage kits and lesson management databases.
Provide master software CBT CD-ROM to bond with engineering copies to
MSFC OBTWG Representative, ESS and the TSC.**

**Deliverables:**

**1. Onboard Computer Based Training lessons to MSFC**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1. Develop 1 lesson per **DD250** N
  experiment or Rack subsystem         
  scheduled for this increment         

  **Media** CD-ROM                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-18: HRF Increment Simulations**

**The contractor shall support and provide:**

1.  **Scripting - Develop scripts for HRF Increment specific simulations
    and to support integrated simulations with the POIC, MCC-Houston and
    other flight centers. Coordinate scripting and objectives with MSFC,
    Mission Science, HRF, TSC and MOD. Provide direct support to MSFC
    Cadre only simulations.**

2.  **Readiness Reviews - Conduct reviews to assure readiness of
    facilities, scripts, personnel and experiment support requirements
    to support simulations. \* Simulations - Coordinate scheduling of
    facilities, LSE, trainers, GSP, procedures, and materials to support
    simulations. Support and participate in HRF simulations and
    integrated simulations with the POIC and other centers.**

3.  **Evaluation - Support simulation debriefs and track actions items
    from simulations.**

**Deliverables:**

**1. Simulations**

**2. Post-simulation report including actions**

+-----------------------------------+----------------------------------+
| **Schedule** 1. Per HRF Master    | **M or D** D                     |
| Schedule. 2. 1 week after each    |                                  |
| simulation.                       |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. Two (2) internal  | **DD250** N                      |
| simulations, two (2) MSFC         |                                  |
| Cadre/PD Simulations and 1 JMSTs  |                                  |
| for each increment                |                                  |
|                                   |                                  |
| 2\. One (1) per simulation        |                                  |
+-----------------------------------+----------------------------------+
| **Media** -                       | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-2-19: Procedures**

**The contractor shall:**

**1. Coordinate and track HRF procedure submittals to meet the HRF
Master Schedule and obtain POIC approval for nominal, off-nominal,
photo/TV, and emergency power-down procedures for HRF facility hardware
and experiment unique activities.**

**2. Ensure that all procedures and reference material conform to
approved PODF format standards. Segment all submitted procedures to
match the limitations and capabilities of the MPV system.**

**3. Transfer procedures to PODF representatives at MSFC via the OPMS.
Receive and disposition action items from PODF review.**

**4. Coordinate and conduct internal procedure reviews to verify the
integrity of the procedures against \"flight-like\" hardware and
software. Generate and maintain a Procedures Verification Plan, and a
Verification Record for each procedure developed for this increment.**

**5. Create and submit an ECR for each procedure, act as CPE,
disposition comments during PODF TCMs, participate in PODF CB meetings
to baseline or update procedures, and verify MPV library contains the
final procedure inputs.**

**6. Coordinate with the POIC planning/time liner to ensure procedures
meet timeline requirements and planning constraints and provide input
for the correct procedure steps for the timeliner to link to.**

**7. Provide on-call procedure support of real-time flight operations
for off-nominal procedure development**

**8. Create and maintain an HRF Operations Nomenclature (Op Nom)
containing op nom, part numbers, acronyms, and abbreviations. Submit HRF
Op Nom to PODF using the OPMS to meet delivery milestones. Submit ECRs
for each op nom submitted for baseline, collect and incorporate comments
from reviewers and resolve technical conflicts, participate in the
Technical Change Meeting and disposition change evaluations, and
incorporate Board approved changes.**

**9. Provide approved procedures for simulations and crew training
sessions.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Preliminary, basic,   **DD250** N
  and final, and two major updates for 
  each nominal off-nominal HFR crew    
  procedures planned for this          
  increment. 1 preliminary and one     
  final OP NOM input to MSFC.          

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-2-20: Operations**

**The contractor shall:**

**1. Provide real-time support of HRF payload activities per the HRF
OIP, and deliver real-time products per the HRF POH.**

**2. Coordinate inputs to all operations related deliverables and
activities (PIA Addenda, track Operational Data Set deliveries and
milestones, preparation for increment specific HRF operations, and
increment specific problem resolution).**

**3. Conduct Increment Based Operational Readiness Review**

**4. Develop and distribute a Ground Operations Support Plan and
Personnel List, to cover preflight and post-flight activities.**

**5. Track electronic media to maximize utilization.**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Master       | **M or D** D                     |
| Schedule                          |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 2 & 4. One input per | **DD250** N                      |
| item listed                       |                                  |
|                                   |                                  |
| 3\. One preliminary, basic, and   |                                  |
| final                             |                                  |
|                                   |                                  |
| 1\. Per the final on-orbit        |                                  |
| timeline                          |                                  |
|                                   |                                  |
| 5\. Continuously                  |                                  |
+-----------------------------------+----------------------------------+
| **Media** -                       | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-2-21: Mission Data Requirements and Verification**

**The contractor shall:**

**1. Review and update the Interface Control Document with the HOSC.**

**2. Create and update the core Data Requirements Document (DRD) by
defining data requirements for HRF Rack 1 and 2 and collect increment
specific data requirements for HRF experiments and hardware and compile
the information in an annex.**

**3. Verify that data for each experiment can be acquired and processed
in accordance with the DRD.**

**4. The contractor shall provide inputs to and update the Ground Data
Services Data set to meet increment milestones.**

**5. Update the TSC Payload Operations Handbook (TSC POH)**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Monthly      | **M or D** D                     |
| Master Schedule                   |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** Preliminary, Basic,  | **DD250** N                      |
| and Final for deliverable,        |                                  |
|                                   |                                  |
| one update to the core DRD and    |                                  |
| one Increment specific annex;     |                                  |
|                                   |                                  |
| one update to the HOSC ICD; and   |                                  |
|                                   |                                  |
| one update to the TSC POH.        |                                  |
+-----------------------------------+----------------------------------+
| **Media** -                       | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-2-22: Photo/TV Support**

**The contractor shall:**

**1. Represent HRF at all Imagery Working Group meetings and coordinate
the resolution of all imagery issues.**

**2. Coordinate the collection of all HRF photo/TV requirements and
input to the Operations Data set of the Payload Data Library. Interface
with the Research Planning Working Group, crew representatives, and MSFC
to implement on-orbit imagery.**

**3. Participate in bench reviews**

**4. Develop and validate photo/TV procedures.**

**5. Work with training personnel to have hardware available for
training sessions and train crewmembers on photo/TV operations.**

**6. Develop and present change requests for HRF photo/TV hardware and
consumables.**

**7. Coordinate the required closeout photos for all HRF hardware and
input the photos into the DIMS database.**

**8. Provide on-call resolution of real time in-flight photo/TV
issues.**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Monthly      | **M or D** D                     |
| Master Schedule                   |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** Preliminary, basic,  | **DD250** N                      |
| and final for each deliverable;   |                                  |
|                                   |                                  |
| preliminary, basic, and final     |                                  |
| photo/TV procedures; and          |                                  |
|                                   |                                  |
| one set of closeout photos.       |                                  |
+-----------------------------------+----------------------------------+
| **Media** -                       | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-2-23: Systems Engineering**

**The contractor shall:**

1.  **Provide systems engineering inputs to procedure development,
    training, and experiment development.**

2.  **Provide real-time systems engineering to on-orbit operations and
    simulations according to the OIP by monitoring HRF Rack health and
    status telemetry, sending commands to the HRF Rack, resolving
    inflight hardware and software anomalies, and tracking file
    downlink.**

3.  **Coordinate and track ISS provided resources (electrical, thermal,
    gaseous), monitor plug-in- plans, and ensure resources meet HRF
    requirements.**

4.  **Evaluate PIRNs for operational impacts**

5.  **Maintain and submit HRF data to the PDL Ops Data Set according to
    the HRF Master Schedule.**

6.  **Coordinate and review the development of on-orbit deployed
    sketches and system schematics and submit to the PDL Configuration
    Data Set according to the HRF Master Schedule.**

7.  **Develop and maintain HRF requirements for facility health and
    status displays.**

8.  **Act as engineering liaison between operations, integration, and
    other organizations.**

9.  **Create increment specific annexes to HRF Systems Manual and act as
    book manager.**

+------------------------------------+---------------------------------+
| **Schedule** HRF Master Schedule   | **M or D** M                    |
+------------------------------------+---------------------------------+
| **Quantity** a. One input per item | **DD250** N                     |
| listed e. Preliminary, basic and   |                                 |
| final for each Data Set submittal. |                                 |
|                                    |                                 |
| f\. One basic and final for each   |                                 |
| item g. One preliminary, basic and |                                 |
| final i. One basic and final       |                                 |
|                                    |                                 |
| e\. Preliminary, basic and final   |                                 |
| for each Data Set submittal        |                                 |
|                                    |                                 |
| f\. One basic and final for each   |                                 |
| item                               |                                 |
|                                    |                                 |
| g\. One preliminary, basic and     |                                 |
| final                              |                                 |
|                                    |                                 |
| i\. One basic and final            |                                 |
+------------------------------------+---------------------------------+
| **Media** -                        | **ADP** N                       |
+------------------------------------+---------------------------------+

**Requirement 6-2-24: Planning**

**The contractor shall:**

1.  **Collect and integrate HRF planning/timeline requirements from
    experiment teams, resolve conflicts, and input the data into PDL
    Planning Data Set iURC/URC according to schedule milestones.**

2.  **Review all preflight and in-flight planning products for
    consistency and accuracy and provide a coordinated assessment.**

3.  **Provide real-time and on-call planning negotiation according to
    the HRF OIP, deliver real-time products per the HRF POH (including
    as as-run timeline). Track on-orbit activities to ensure HRF
    requirements are met**

4.  **Review PIA and crew procedures to ensure timeline requirements,
    flight rules, payload regulations, and experiment constraints are
    consistent.**

5.  **Provide on console planning negotiations and products for
    simulations.**

6.  **Provide planning inputs to OCRs, PARs, and other mission related
    products.**

+------------------------------------+---------------------------------+
| **Schedule** HRF Master Schedule   | **M or D** M                    |
+------------------------------------+---------------------------------+
| **Quantity** 1, 2. Basic and final | **DD250** N                     |
| submittals                         |                                 |
|                                    |                                 |
| 3, 4, 5,6. Per final on-orbit      |                                 |
| timeline                           |                                 |
+------------------------------------+---------------------------------+
| **Media** -                        | **ADP** N                       |
+------------------------------------+---------------------------------+

### MPMO Sub TO 3 Experiment Definition and Development

The contractor shall assist the PIs in the development of the Experiment
Document and help define requirements and resource estimates for
conducting approved experiments in the space flight environment. This
subtask covers all work on experiments that are not assigned to an ISS
increment and the non-increment specific work for those that are
assigned.

Costs within this Sub DO are to be tracked on a per experiment basis and
available within 48 hours of a request for specific experiment costs to
be provided.

**Requirement 6-3-1: ED Development and Maintenance & Experiment
Reviews**

**The contractor shall provide guidance to the selected PI's in
developing and maintaining an Experiment Document (ED) and its
associated data in the Integrated Planning System (IPS) database.
Coordinate and conduct experiment reviews, and publish an ED and close
all action items after each major experiment review.**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Master       | **M or D** D                     |
| Schedule                          |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1 version of the ED  | **DD250** N                      |
| (ERR, PDR, or CDR) and 1 major    |                                  |
| experiment review                 |                                  |
|                                   |                                  |
| (ERR, PDR, or CDR) per ISS        |                                  |
| experiment.                       |                                  |
+-----------------------------------+----------------------------------+
| **Media** \[BM\]: E318 ED & PDR   | **ADP** N                        |
| Data Package & Presentation       |                                  |
+-----------------------------------+----------------------------------+

**Requirement 6-3-2: Integrated Experiment Schedules**

**For each experiment in the HRF Experiment Manifest, the contractor
shall create and maintain integrated experiment level schedules
(including all major EA and SF experiment milestones) and ensure that
all experiment activities are performed in accordance with integrated
HRF-payload and OZ-level milestones. Identify significant schedule
risks, communicate them to the customer, and develop plans for risk
mitigation.**

  --------------------------------------- -------------------------------
  **Schedule** Monthly updates.           **M or D** D

  **Quantity** 1 baselined integrated     **DD250** N
  experiment level schedule for each      
  unassigned ISS                          

  **Media** Benchmark: E318 Integrated    **ADP** N
  Experiment Schedule                     
  --------------------------------------- -------------------------------

**Requirement 6-3-3: Experiment Science Coordination**

**The contractor shall define and provide individual experiment unique
science requirements for incorporation into HRF Increment specific
documentation and assure that these requirements are correctly included
in final documents:**

**1. Support and provide science expertise at experiment design views,
Investigator Working Group (IWG), and/or PI meetings to develop a full
understanding of the experiments.**

**2. Verify that all experiment science and operational requirements are
properly documented and experiment constraints honored in the HRF
Integrated Increment Requirements Document (IIRD), relevant ISS Payloads
data sets, and ISS program products (i.e. On-Orbit Summary, Payload
Operations Data File).**

**3. Assist the PIs in developing (a) crew-operating procedures and
assume primary responsibility for ensuring that the procedures meet the
experiment objectives, (b)IRB/HRMRB packages, representing PIs before
those review boards, closing all action items, and ensuring compliance
of all experiment training and flight activities, (c) training plans,
lesson plans, courseware, computer-based training tools, and ground
support personnel training tools, (d) of integrated test plans (i.e.,
SVT Plans) and support a SVT for each experiment, (e) a plan for
implementing BDC activities at JSC and remote sites (KSC, Dryden,
Russia, and Europe).**

**4. Provide science and operational support for simulation activities,
including planning inputs, technical and operations support, and
real-time console support. This support shall include providing
experiment-specific information relative to experiment activities and/or
troubleshooting.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1,2,3,4 One preliminary **DD250** N
  input and 2 updates per item listed  

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-3-4: The contractor shall coordinate experiment specific
engineering inputs to all HRF documentation, for each experiment
assigned to the Increment, including:**

**1. Provide engineering expertise at experiment design reviews,
Investigator Working Group(IWG), and/or PI meetings, and developing full
understanding of the experiments.**

**2. Verify that all experiment engineering and hardware requirements
are properly documented in the higher-level mission documentation (e.g.,
FTSOD).**

**3. Assist PIs in developing (a) crew-operating procedures and assume
primary responsibility for ensuring that the procedures meet the
experiment objectives, (b) training plans, lesson plans, courseware,
computer-based training tools, and ground support personnel training
tools, and coordinate availability and readiness of experiment hardware
or systems to support all training and/or testing activities, (c)
integrated test plans (i.e., SVT Plans) and support a SVT for each
experiment, (d) a plan for implementing BDC activities at JSC and remote
sites (KSC, Dryden, Russia, and Europe), (e) design requirements for EUE
and determining functional requirements of the hardware, (f) data
processing requirements including data products, remote user interfaces,
console displays/tools, and data telemetry requirements, (g)
launch/landing site ground support plan inputs.**

**4. Support the Payload Safety Review Panel process by providing
operational safety information and analyses for both ground and flight
safety packages and reviews.**

**5. Provide engineering support for simulation activities, including
planning inputs, technical and operations support, and real-time console
support. This support shall include providing experiment-specific
information relative to experiment activities and/or troubleshooting.**

**6. Review integration documentation inputs for experiment unique
hardware (i.e., ICD, PVP,SRD)**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1,2,3,4 One preliminary **DD250** N
  input and 2 updates per item listed  

  **Media** -                          **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-3-5: The contractor shall provide experiment operations
support for international partner-developed HRF hardware systems design
reviews.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 3 design reviews for    **DD250** N
  international partner-developed HRF  
  hardware systems                     

  **Media** Benchmark: MARES CDR Trip  **ADP** N
  Report                               
  ------------------------------------ ----------------------------------

### MPMO Sub TO4 HRF International Partner Integration Hardware Development

The contractor shall provide the hardware coordination activities
required for the complement of HRF hardware developed by the European
Space Agency (ESA), German Space Agency (DLR), French Space Agency
(CNES), and the National Space Development Agency of Japan (NASDA). The
contractor shall provide necessary interfaces to International Partners
to monitor their hardware development activities, coordinate and/or
define interface requirements for hardware fabrication, assembly, test
and verification.

**Requirement 6-4-1: International Hardware Coordination Management
Tasks**

**Deliverables:**

**The contractor shall:**

**1. Provide technical and programmatic liaison activities, between
science, operations, systems engineering and human factors to aid in the
development of International Partner contributed hardware.**

**2. Provide requirements definition for hardware fabrication, assembly
and testing in accordance with the International Partner Hardware
Contribution Agreements.**

**3. Represent International Partners at safety reviews.**

**4. Maintenance of applicable program documents.**

**5. Provide a monthly status report and schedule for each hardware item
covered in this subtask. Reports and schedules shall be provided to the
subtask manager before they are reported to the HRF Project.**

**6. The contractor shall review requirements and verification
documentation for IP-provided equipment, and develop recommendations for
document modifications and provision of data, to mitigate negotiations
with the Payload Engineering Integration (PEI) organization.**

**7. Coordinate with engineering for provisioning of NASA available
hardware, components for IP based on the need and agreements between
agencies.**

  ----------------------------------- -----------------------------------
  **Schedule** Per Individual         **M or D** D
  Hardware schedules in the HRF       
  Master Schedules Book               

  **Quantity** 1 per each hardware    **DD250** N
  item identified in the requirements 
  002 through 008                     

  **Media** Hardcopy                  **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-4-2: MARES Project Coordination Tasks**

**Deliverables:**

**The contractor shall:**

**1. Coordination with EA5 for building of MARES Launch Structure
Assembly**

**2. Support CDR close-out activities.**

**3. Phase 2 Safety Review.**

**4. Purchase NFS software and coordinate verification test between NFS
software and common software.**

**5. Provide ESA with CHIP cables to support test in.**

**6. Release updated HRD in JSC system.**

**7. Baseline ICD with OZ3 (using SSP57000 rev E).**

**8. Coordinate response to Population Test results.**

**9. Support discussions with ISS Program Office to secure on-orbit
deployment and stowage.**

**10. Receipt of training and flight hardware.**

**11. Coordinate VRDS submittal to OZ3.**

**12. Coordinate completion of tests for ISS integration that was
determined incomplete by NASA.**

**13. Coordinate provisioning of NASA available hardware to IP based on
IP/NASA agreements.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-4-3: PEMS2 Project Coordination Tasks**

**Deliverable:**

**The contractor shall:**

**1. Receipt of Trainers and Flight units.**

**2. Finalize lift-off-stowage configuration.**

**3. Coordinate submittal of VRDS submittal to OZ3.**

**4. Non-increment specific ICD to OZ3 completed.**

**5. Coordinate completion of tests for ISS integration deemed
incomplete by NASA.**

**6. Coordinate provisioning of NASA hardware to IP based on IP/NASA
agreements.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-4-4: Eye Tracking Device Project Coordination Tasks**

**The contractor shall:**

**1. Support DLR Delta CDR and Phase 2 Safety Review.**

**2. Coordinate JSC Delta CDR review**

**3. Coordinate JSC Science Model Reviews (including science, human
factors and crew).**

**4. Coordinate PDRP review of software.**

**5. Deliver CHIP cables to DLR.**

**6. Receipt of training and flight hardware.**

**7. Coordinate completion of tests for ISS integration that was
determined incomplete by NASA.**

**8. Coordinate provisioning of NASA available hardware to IP based on
IP/NASA agreements.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-4-5: Pulmonary Function System (PFS) Project
Coordination Tasks**

**Deliverable:**

**The contractor shall:**

**1. Support ESA CDR for HRF**

**2. Coordinate JSC Response to ESA CDR package (including experiment
operations, human factors, crew and PDRP)**

**3. Ship NASA deliverables (GASMAP, Drawers and associated parts)**

**4. Receive Prototype units**

**5. Baseline OZ3 ICD**

**6. Support any PFS/HRF rack 2 integration testing**

**7. Receipt of flight units**

**8. Coordinate flight software delivery**

**9. Coordination of NG testing at JSC**

**10. Coordination of additional quality testing at JSC**

**11. Coordination of provisioning of NASA available hardware**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-4-6: Hand Grip/Pinch Force Dynamometer Coordination**

**Deliverable**

**1. The contractor shall provide Training to CHeCS personnel on HGD
hardware/software utilization.**

  ------------------------------------- ---------------------------------
  **Schedule** 2nd Quarter GFY2001      **M or D** D

  **Quantity** 1 per deliverable        **DD250** N

  **Media** Hardcopy                    **ADP** N
  ------------------------------------- ---------------------------------

**Requirement 6-4-7: BBND Project Coordination**

**Deliverable:**

**The contractor shall:**

**1. Support UF-1 Landing activities.**

**2. Coordinate shipment of NASDA Hardware back to Japan.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-4-8: European Physiological Module Coordination Tasks**

**Deliverables:**

**The contractor shall:**

**1. Support EPM CDR and coordinate JSC response to CDR**

**2. Support TIM with EPM and HRF personnel.**

**3. Baseline HRF/EPM ICD (Rack/software level)**

**4. Baseline HRF/EPM ICD ( 4 PU HRF drawer level)**

**5. Coordinate provisioning of HRF contributory hardware prototype
(concept) to EPM**

**6. Coordinate EPM engineering and integration verification
requirements with HRF hardware engineering**

**7. Coordinate delivery of hardware models**

**8. Receive EPM Drawers from ESA to use for hardware development**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Hardcopy                   **ADP** N
  ------------------------------------ ----------------------------------

**MPMO Sub TO 5 HRF Ground Data Systems Development and Operation
(TSC)**

This subtask covers the development and maintenance of the ground data
facilities used to support multi-Increment real-time payload operations,
data checkout for new payloads, and test beds for future operational
data/communication enhancements. The JSC Tele-science Support Center
(TSC) will be the gateway where ISS experiment activities information
can be easily accessed by remote users and Principal Investigators(PIs)
over the Internet. The PI and User community will have the ability to
effortlessly check TSC services, POIC services, ISS science activity
plans, experiment schedules, and confidently transfer experiment data
over a secure channel in a low-cost environment.

**Requirement 6-5-1: The contractor shall develop the operational TSC
Experiment Database, provide programming, updates and Management.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per deliverable       **DD250** N

  **Media** Web, CDROM                 **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-2: The contractor shall provide programming, updates,
and management of the TSC Data System Database**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 3 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Web, CDROM                 **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-3: The contractor shall provide TSC web sites updates,
programming and administration of new experiment requirement for online
TSC Remote Users**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 2 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Web, CDROM                 **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-4: The contractor shall provide TSC Database design
and programming of a secure database to store telemetry data, including
data entry screens and reports.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 2 Development, 1        **DD250** N
  Verification, 1 Baseline, 2 Online   
  per Increment                        

  **Media** Web, CDROM                 **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-5: The contractor shall provide TSC Data Systems
design, development, programming and enhancements**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 2 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** LSDS2000, CDROM            **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-6: The contractor shall provide TSC Data Systems
hardware and software upgrades (UNIX, NT, SQL). Note: No deliverable is
required if software vendors do not release an upgrade during the
affected Increment.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Revision to LSDS2000,      **ADP** N
  CDROM                                
  ------------------------------------ ----------------------------------

**Requirement 6-5-7: The contractor shall provide TSC Data Systems Unix
Servers Administration, Management and operation**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-8: The contractor shall provide TSC Data Systems
Windows NT Servers Administration, Management and operation**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-9: The contractor shall provide Testing and
Verification of TSC Data Systems Software Release for the Increment**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-10: The contractor shall provide TSC Mirage Display
Applications for Remote/Local Users to view experiments database and
displays in real-time.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 2 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online, CDROM              **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-11: The contractor shall provide TSC IT Security, IT
plan, IT management and engineering.**

  ----------------------------------- -----------------------------------
  **Schedule** Deliverable is on an   **M or D** D
  update basis as NASA IT implements  
  new requirements or policies.       

  **Quantity** 5 Development, 1       **DD250** N
  Verification, 1 Baseline, and 2     
  Online per Increment                

  **Media** Online                    **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-5-12: The contractor shall provide TSC Firewall/VPN
upgrade, management and operation to provide access to remote users**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-13: The contractor shall provide TSC Experiment Data
Simulators for systems interface checkout function**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-14: The contractor shall provide TSC Data Playback
systems design, development and upgrades**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 5 Development, 1        **DD250** N
  Verification, 1 Baseline, and 2      
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-15: The contractor shall provide connectivity to
Mission support services including: PIMS, POIC, PDSS.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Baseline, and 2       **DD250** N
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-16: The contractor shall support KSC Data verification
activities.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Baseline, and 2       **DD250** N
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-17: The contractor shall provide B30 GPOCC
Workstations in the TSC including software loads and upgrades.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Baseline, and 2       **DD250** N
  Online per Increment                 

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-18: The contractor shall provide coordination between
CSOC Building 30 MOD support and HRF Ground Data Systems in the TSC.
This includes project coordination, schedules and maintenance.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 22 GPOCC Workstations   **DD250** N
  and 6 Servers per Increment          

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-19: The contractor shall provide Pre/Post flight BDC
data capture capabilities at remote (from the TSC) that are compatible
with in-flight data capabilities.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Baseline, 2 Online    **DD250** N
  per Increment                        

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-20: The contractor shall provide Data Support systems
to support HRF activities in B9 and B241, including SVTs, crew training,
and BDC.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 Baseline, 2 Online    **DD250** N
  per Increment                        

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-21: The contractor shall provide Data Products for PIs
per the governing baselined Data Requirements Document.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1CDROM/investigation, 2 **DD250** N
  Online per/investigation per         
  Increment                            

  **Media** Online, CDROM              **ADP** N
  ------------------------------------ ----------------------------------

**Requirement 6-5-22: The contractor shall provide TSC external network
interface design, implementation, and operation.**

  ------------------------------------ ----------------------------------
  **Schedule** Per HRF Master Schedule **M or D** D

  **Quantity** 1 per Increment         **DD250** N

  **Media** Online                     **ADP** N
  ------------------------------------ ----------------------------------

**MPMO Sub TO 6 Ground Data Support for Non-HRF payloads using the Bldg
30 TSC**

This subtask covers the definition of ground data support requirements
and real-time operations of non-HRF payloads that require TSC services.

**Requirement 6-6-1: The contractor shall support Technical Interchange
Meetings with non-HRF payload providers to assess the resources
necessary to support new, non-HRF, payloads requiring TSC support.**

  ----------------------------------- -----------------------------------
  **Schedule** As agreed upon by the  **M or D** D
  HRF TO CB                           

  **Quantity** 8 Meetings             **DD250** N

  **Media** -                         **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-6-2: ARIS-ICE support**

**The contractor shall provide TSC support services to the ARIS-ICE
payload**

**Deliverables:**

**1. Support for test and verification of ARIS-ICE GSE**

**2. Support ARIS-ICE data collection and distribution**

**3. Data media generation**

+-----------------------------------+----------------------------------+
| **Schedule** 1. Complete before   | **M or D** D                     |
| launch of the Increment 2 crew.   |                                  |
| 2. Per the baselined Increment 2  |                                  |
| and 3 On-orbit timelines. 3. Once |                                  |
| a week during Increment 2 and 3.  |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. 2 tests and 1     | **DD250** N                      |
| verification 2. 30 data           |                                  |
| collections/distributions 3. 30   |                                  |
| data collections.                 |                                  |
|                                   |                                  |
| 2\. 30 data                       |                                  |
| collections/distributions         |                                  |
|                                   |                                  |
| 3\. 30 data collections           |                                  |
+-----------------------------------+----------------------------------+
| **Media** Deliver ARIS-ICE data   | **ADP** N                        |
| on CD media                       |                                  |
+-----------------------------------+----------------------------------+

**Requirement 6-6-3: Biotechnology Support**

**The contractor shall provide TSC support services to the BSTC and BTR
payloads.**

**Deliverables include:**

**1. Systems integration and installation to meet the TSC workstations
specification**

**2. Provide Telemetry data via the TSC FEG to the BSTC and BTR user
workstations**

**3. Provide Real-time data flow (push) via the VPN access gateway to
the BTR workstation.**

**4. Update the TSC database to configure the acquisition of the BSTC
and BTR telemetry data.**

**5. Provide schedule to HRF master schedule.**

**6. Provide payload health/status data.**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Master       | **M or D** D                     |
| Schedule                          |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. 1 baseline, 2     | **DD250** N                      |
| Online 2. One (1) baseline system |                                  |
| 3. One (1) Baseline system 4. One |                                  |
| update to the TSC database.       |                                  |
|                                   |                                  |
| 5\. One (1) baseline schedule and |                                  |
| 8                                 |                                  |
|                                   |                                  |
| updates 6. Two (2) health/status  |                                  |
| data                              |                                  |
+-----------------------------------+----------------------------------+
| **Media** Online                  | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-6-4: ARCTIC Support**

**The contractor shall provide TSC support services to the ARCTIC
payloads. ARCTIC is a single middeck locker size thermoelectric
refrigerator-freezer that will support ISS experiments requiring an
on-board freezer until MELFI is available. It has the capability to
achieve -200 C when operating in water-cooled mode (on the Moderate
Temperature Water loop) or -120C when operating in air-cooled mode (on
avionics air). ARCTIC can be powered on ascent and descent in the
Shuttle Mid-deck or SpaceHab for transport of payloads requiring cooling
during these phases of flight.**

**Deliverables include:**

**1. Systems integration and installation to meet the TSC workstations
specification**

**2. Provide Telemetry data via the TSC FEG to the ARCTIC user
workstations**

**3. Provide Real-time data flow (push) via the VPN access gateway to
the ARCTIC workstation.**

**4. Update the TSC database to configure the acquisition of the ARCTIC
telemetry data.**

**5. Provide schedule to HRF master schedule**

+-----------------------------------+----------------------------------+
| **Schedule** Per HRF Master       | **M or D** D                     |
| Schedule                          |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. One (1) baseline, | **DD250** N                      |
| two (2) online.                   |                                  |
|                                   |                                  |
| 2\. One (1) baseline system.      |                                  |
|                                   |                                  |
| 3\. One (1) baseline system.      |                                  |
|                                   |                                  |
| 4\. One (1) update to the TSC     |                                  |
| database                          |                                  |
|                                   |                                  |
| 5\. One (1) baseline schedule and |                                  |
| eight (8) updates online          |                                  |
+-----------------------------------+----------------------------------+
| **Media** Online                  | **ADP** N                        |
+-----------------------------------+----------------------------------+

**MPMO Sub TO 7 HRF Operations and Training Management**

This subtask provides for technical management of HRF Operations and
Training to maintain the quality, consistency, and intent of training
and operations goals implemented across all ISS Increments. It assures
support for non-increment-specific management task, including planning
and analysis, task and project oversight, process identification and
development, continuous process improvement, personnel training and
development, plan and product modification, and lessons learned
identification and implementation.

**Requirement 6-7-1: The contractor shall provide the following:**

**1. Continue to identify, develop and document processes critical to
the operations and training flow. Provide inputs to the ISS program,
specifically to MSFC, regarding HRF internal processes and
requirements.**

**2. Provide assessment of HRF training and operations products in light
of ISS program requirements and standards, as they are baselined and
modified. Oversee modification of products as necessary to meet those
standards and requirements.**

**3. (Update and maintain standards and process plan for HRF containing
HRF operations and training processes and a list of program level
documents defining those processes affecting HRF.**

**4. Manage implementation of standard processes (as defined in 3 above)
across all increments.**

**5. Develop training tools and instruction to maintain the level of
expertise required to meet program and HRF standards and deliverables.**

**6. Represent HRF at science, operations, project, and program-level
meetings such as POIWG meetings, ITCB meetings, and International
Operations Implementation Team meetings.**

**7. Represent HRF at strategic and advanced planning meetings, and do
research for future increments.**

+-----------------------------------+----------------------------------+
| **Schedule** Develop Process Plan | **M or D** D                     |
| Draft by May, 2001 Attend         |                                  |
| program-level meetings as         |                                  |
|                                   |                                  |
| scheduled by ISS Program HRF      |                                  |
| Process modifications will be     |                                  |
| delivered with in 4 weeks of      |                                  |
| changes to controlling ISS        |                                  |
| processes                         |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** Up                   | **DD250** N                      |
|                                   |                                  |
| to one (1) Process Plan update    |                                  |
| per quarter One (1) Process Plan  |                                  |
| with one (1) update per fiscal    |                                  |
| year Support four (4) program     |                                  |
| level ISS meetings per fiscal     |                                  |
| year.                             |                                  |
+-----------------------------------+----------------------------------+
| **Media** \[BM\] NASA SM4 Related | **ADP** N                        |
| Work Instructions                 |                                  |
+-----------------------------------+----------------------------------+

**Requirement 6-7-2: Training Facility Management**

**The contractor shall support and provide :**

1.  **Development, Maintenance, and Configuration Control - Participate
    in the development and maintenance of training facilities applicable
    to crew and GSP training. Maintain facility configuration of High
    Fidelity Mockup (HFM) in support of crew training and simulations.**

2.  **Coordinate enhancement of the facility as needed and as defined in
    the HRF Master Schedule. Potential future enhancements include
    addition of ergometer and ergometer track, the addition of Rack 2
    and European Physiology Module (EPM) hardware. Provide inputs to
    development of MSFC and DX/Mission Operations Directorate (MOD)
    processes and documentation affecting training facilities and
    requirements. Support necessary Project, Program and facility
    specific meetings**

3.  **Training Hardware Tracking \-- Provide coordination and tracking
    of HRF (including Experiment Unique Equipment) training hardware.
    Coordinate with hardware development personnel in the build-up of
    support hardware.**

4.  **Training Hardware Storage \-- Maintain a record showing storage
    locations for all current and future HRF training hardware
    (including EUE) known to date.**

5.  **Training Support- Provide facility utilization and scheduling to
    support crew and ground support personnel training and simulations,
    including all required documentation for hardware disposition.**

6.  **Coordinate enhancement of the facility (HFM) as defined by the
    requirements of the science complement and as defined in the HRF
    Master Schedule. (Future enhancements to include ergometer and
    ergometer track, the addition of Rack 2 and European Physiology
    Module EPM hardware)**

7.  **Provide sustaining engineering support for the HFM, including
    software troubleshooting and maintenance testing.**

**Deliverables:**

**1. Hardware records including hardware inventory and storage
locations.**

**2. Training Readiness**

+-----------------------------------+----------------------------------+
| **Schedule** 1. Preliminary plan  | **M or D** D                     |
| by March 2001, with one (1)       |                                  |
| update per month. 2. Readiness    |                                  |
| Reviews per the HRF Master        |                                  |
| Schedule                          |                                  |
+-----------------------------------+----------------------------------+
| **Quantity** 1. Preliminary plan  | **DD250** N                      |
| with updates per additions of     |                                  |
| hardware. 2. One (1) TRR per      |                                  |
|                                   |                                  |
| experiment or sub-element and one |                                  |
| (1) update.                       |                                  |
+-----------------------------------+----------------------------------+
| **Media** Hardcopy                | **ADP** N                        |
+-----------------------------------+----------------------------------+

**Requirement 6-7-3: Medical Experiments Data Collection Facility
(MEDCF) Management**

**The contractor shall:**

**1. Manage operations occurring within the MEDCF JSC Building 266.**

**2. Coordinate the transportation of experiment hardware to and from
JSC for each increment, including coordination of shipping arrangements
with JSC transportation and SF4personnel.**

**3. Facilitate experiment hardware setup and configuration in the
MEDCF.**

**4. Act as liaison between BDC Operations Coordinator and JSC ground
safety organizations in developing the safety requirements and
documentation required to conduct tests at the MEDCF, the necessary Test
Readiness Reviews (TRR) and equipment safety inspections following
hardware configuration. Ensure all requirements are met prior to
experiment baseline data collection or training in the facility.
Maintain documents for audits.**

  ----------------------------------- -----------------------------------
  **Schedule** Per HRF Master         **M or D** D
  Schedule, STS 107 Master Schedule,  
  and R2 Master Schedule              

  **Quantity** One TRR per experiment **DD250** N

  **Media** Hard copy                 **ADP** N
  ----------------------------------- -----------------------------------

**Requirement 6-7-4: Tele-science Support Center (TSC) Operations**

**The contractor shall:**

**1. Manage the JSC TSC facility, hardware, systems, and other resources
during simulations and 24/7 inflight operations for all TSC and remote
users to provide continuous communication and data services between the
JSC TSC, the HOSC/POIC, remote users, and the Space Station Control
Center. Facility management will be continuous starting with the first
HRF inflight operations and cover all shifts. The contractor shall be
responsible for scheduling activities and resources, problem reporting
and resolution within the facility.**

**2. Provide on-console operational direction to TSC users and the Data
Systems group for ISS telemetry data problem resolution.**

**3. Provide data products to HRF experiment teams and interface with
the HRF Systems Engineer to resolve HRF data issues.**

  ----------------------------------- -----------------------------------
  **Schedule** Per HRF Monthly Master **M or D** D
  Schedule                            

  **Quantity** One facility readiness **DD250** N
  review prior to the start of each   
  increment                           

  **Media** Hardcopy                  **ADP** N
  ----------------------------------- -----------------------------------

**Documents Applicable to Mission and Project Management Example Task
Order available in the Technical Library:**

HRF Master Schedule -- (Science & Payloads file)

ISLSWG Meeting Presentation

Software Development Plan

Software Configuration Management Plan and Procedures -- (LS71020 file)

Integrated Phase Safety Package

IRB Submittal Presentation

BDC Plan

Data Sharing Plan

Informed Consent Briefing -- (Life Science Increment file)

Science Verification Testing Report

HRF Experiment Summary

Training Operations Handbook

ICD with the HOSC

ED/PDR Data Package -- Foot Experiment

E318 Integrated Experiment Schedule -- Foot Experiment

MARES CDR Trip Report

Testing Readiness Review

Hardware Storage Plan

Standards and Process Plan