# U.S. Air Force Afpam 32-1020 U.S. Marine Corps Mcrp 3-40D.6 (Formerly Mcrp 3-17.7F) Construction Project Management Ntrp 4-04.2.5 Edition December 2012

       DEPARTMENT OF THE NAVY
OFFICE OF THE CHIEF OF NAVAL OPERATIONS,
HEADQUARTERS, DEPARTMENT OF THE ARMY,
   SECRETARY OF THE AIR FORCE, AND
   HEADQUARTERS, U.S. MARINE CORPS

## Department Of The Navy Office Of The Chief Of Naval Operations Headquarters, U.S.  Marine Corps


                                                                                                                        CD&I (C 116)


                                                                                                                        2 May 2016



## Erratum

# To

## Mcrp 3-17.7F Construction Project Management

1. Change all instances of MCRP 3-17.7F, *Construction Project Management*, to MCRP 3-40D.6, *Construction Project Management.* 2. File this transmittal sheet in the front of this publication.

PCN 144 000184 80
INTENTIONALLY BLANK

## Foreword

This publication has been prepared under our direction for use by our respective commands and other commands as appropriate.

## Dde I

BY DIRECTION OF THE COMMANDANT OF THE MARINE CORPS

This
       publication
                       is
                            available
                                         on
                                              the
                                                     Navy
                                                              Doctrine
                                                                          Library
                                                                                      System
(https://ndls.nwdc.navy.mil/Default.aspx); through the
                                                                  United
                                                                           States Army
                                                                                            at
Army
         Knowledge
                        Online
                                  (AKO)
                                            (www.us.army.mil)
                                                                     and
                                                                           at
                                                                               the
                                                                                     General
Dennis J. Reimer Training and Doctrine Digital Library {www.train.army.mil)
Web site; through the United States Air Force at the Air Force Publishing Web

site (www.e-publishing.af.mil); and through the United States Marine Corps
Doctrine Home Page at (https://www.doctrine.usmc.mil/main.asp).

December 2012

PUBLICATION NOTICE
ROUTING
1. NTRP 4-04.2.5/TM 3-34.42/AFPAM 32-1020/MCRP 3-17.7F (DEC 2012),
CONSTRUCTION PROJECT MANAGEMENT, is available in the Navy Warfare Library. It is effective upon receipt.

2. This publication is a multiservice publication that provides uniform guidance to
describe common methods, procedures, and formats for all aspects of construction project management at the operational unit level required to successfully plan,
schedule, and execute a construction project by military engineer units.


Navy Warfare Library Custodian
Navy Warfare Library publications must be made readily available to all users and other interested personnel within the U.S. Navy.

Note to Navy Warfare Library Custodian This notice should be duplicated for routing to cognizant personnel to keep them informed of changes to this publication.

INTENTIONALLY BLANK


## Chapter 7Project Monitoring

| Figure 7-1.    | Indirect Labor Codes 7-2                                                |
|----------------|-------------------------------------------------------------------------|
| Figure 7-2.    | Lead Element/Support Element Timecard Example 7-4                       |
| Figure 7-3.    | Two-week Labor Summary Example 7-5                                      |
| Figure 7-4.    | Project Situation Report Feeder Example 7-6                             |
| Figure 7-5.    | Master Activity Percent Complete Worksheet Example 7-8                  |
| Figure 7-6.    | Master Activity Percent Complete Worksheet: Man-days Earned Method 7-11 |
| Figure 7-7.    | Project Percent Complete Worksheet: Man-days Earned Method 7-12         |
| Figure 7-8.    | Level II Gantt ChartActual Progress Example 7-14                       |
| Figure 7-9.    | Level I Gantt ChartIn Progress Example 7-17                            |

## Chapter 8Final Project Transfer And Closeout

Figure 8-1.
Pre-final Inspection Request and Checklist Form ........ 8-3

## Chapter 9Quality Control Plan

| Figure 9-1.    | Project Quality Control Plan Cover Sheet and Table of Contents 9-2    |
|----------------|-----------------------------------------------------------------------|
| Figure 9-2.    | Quality Control Summary/Plan Form 9-4                                 |
| Figure 9-3.    | Definable Features of Work Submittal Form 9-6                         |
| Figure 9-4.    | Quality Control Testing Plan and Log Form 9-8                         |
| Figure 9-5.    | Request for Information Form 9-10                                     |
| Figure 9-6.    | Request for Information Log 9-11                                      |
| Figure 9-7.    | Field Adjustment Request Form 9-12                                    |
| Figure 9-8.    | Field Adjustment Request Log 9-13                                     |
| Figure 9-9.    | Preparatory Phase Checklist Form 9-15                                 |
| Figure 9-10.   | Initial Phase Checklist Form 9-18                                     |
| Figure 9-11.   | Rework Items List Form 9-19                                           |

## Chapter 10Safety Plan

| Figure 10-1.    | Project Safety Plan Cover Sheet and Table of Contents 10-2         |
|-----------------|--------------------------------------------------------------------|
| Figure 10-2.    | Activity Hazard Analysis Form 10-4                                 |
| Figure 10-3.    | Safety Inspection Summary Plan Form 10-6                           |
| Figure 10-4.    | Safety Equipment List/Personal Protective Equipment List Form 10-7 |
| Figure 10-5.    | Safety Hazard and Deficiency List Form 10-10                       |

## Chapter 11Environmental Protection Plan

| Figure 11-1.    | Environmental Protection Plan Cover Sheet and Table of Contents 11-2    |
|-----------------|-------------------------------------------------------------------------|
| Figure 11-2.    | Environmental Protection Plan Summary Form 11-5                         |
| Figure 11-3.    | Environmental Protection Plan Equipment List Form 11-6                  |
| Figure 11-4.    | Project Environmental Inspection Checklist Form 11-9                    |

## Appendix AConstruction Project Package

Figure A-1.
Project Package ........ A-2

## Appendix BUnited States Air Force Construction Project Package

Figure B-1.
United States Air Force Project Package ........ B-2

## Preface

NTRP 4-04.2.5/TM 3-34.42/AFPAM 32-1020/MCRP 3-17.7F (DEC 2012), Construction Project Management, is a reference providing all aspects of construction project management at the operational unit level required to successfully plan, schedule, and execute a construction project by military engineer units. Throughout this publication, references to other publications imply the effective edition. Unless otherwise stated, masculine nouns and pronouns do not refer exclusively to men. Report administrative discrepancies by letter, message, or e-mail to:

COMMANDER
NAVY WARFARE DEVELOPMENT COMMAND
ATTN: DOCTRINE
1528 PIERSEY STREET BLDG O-27
NORFOLK VA 23511-2723

NWDC_NRFK_FLEETPUBS@NAVY.MIL

## Ordering Data

Order printed copies of a publication using the print-on-demand (POD) system. A command may requisition a publication using the standard military standard requisitioning and issue procedure (MILSTRIP) processes or the Naval Supply Systems Command Web site called the Naval Logistics Library (https://nll1.ahf.nmci.navy.mil). An approved requisition is forwarded to the specific Defense Logistics Agency (DLA) site at which the publication's electronic file is officially stored. Currently, two copies are printed at no cost to the requester.

## Change Recommendations

Procedures for recommending changes are provided below.

## Web-Based Change Recommendations

Recommended changes to this publication may be submitted to the Navy Doctrine Library System, accessible through the Navy Warfare Development Command (NWDC) Web site at: http://ndls.nwdc.navy.smil.mil or https://ndls.nwdc.navy.mil.

## Urgent Change Recommendations

When items for changes are considered urgent, send this information by message to the primary review authority, info NWDC. Clearly identify and justify both the proposed change and its urgency. Information addressees should comment as appropriate. See the sample for urgent change recommendation format on page 24.

## Routine Change Recommendations

Submit routine recommended changes to this publication at any time by using the routine change recommendation letter format on page 25. Mail it to the address below or post the recommendation on the Navy Doctrine Library System site.

United States Navy organizations and service points of contact submit recommendations to the PRA:

COMMANDER
NAVAL CONSTRUCTION FORCES COMMAND
PLANS, POLICY & DOCTRINE DEPARTMENT (N5)
1310 8TH STREET, SUITE 100
NORFOLK, VA 23521

DSN 253-3909 COMM (757) 4623909

In addition, forward two copies of all recommendations to:

COMMANDER
NAVY WARFARE DEVELOPMENT COMMAND
ATTN: DOCTRINE
1528 PIERSEY STREET, BLDG O27
NORFOLK, VA 23511

United States Army organizations submit recommendations to:

COMMANDANT
U.S. ARMY ENGINEER SCHOOL
ATTN: ATZTCDC
320 MANSCEN LOOP, SUITE 270
FORT LEONARD WOOD, MISSOURI 654738929
Submit an electronic Department of the Army (DA) Form 2028 or comments and recommendations in the DA
Form 2028 format by e-mail to (leon.cdidcodddengdoc@conus.army.mil).

United States Air Force organizations submit recommendations to:

COMMANDER
AIR FORCE CIVIL ENGINEER SUPPORT AGENCY
READINESS SUPPORT DIVISION (CEX)
139 BARNES DRIVE, SUITE 1
TYNDALL AIR FORCE BASE, FL 32403

DSN 5236995 COMM (888) 2323721

United States Marine Corps organizations submit suggestions and changes through the Universal Need Statement
(UNS) process. The UNS submission process is delineated in Marine Corps Order 3900.15A, Marine Corps
Expeditionary Force Development System, which can be obtained from the Marine Corps Publications Electronic
Library Online at: http://www.marines.mil/news/Pages/OrdersAndDirectivesSearch.aspx. The UNS
recommendation should include the following information:


1. Location of change

a. Publication number and title

b. Current page number

c. Paragraph number (if applicable)

d. Line number

e. Figure number (if applicable).

2. Nature of change

a. Addition/deletion of text

b. Proposed new text.

## Change Bars

Revised text is indicated by a black vertical line in the outside margin of the page, like the one printed next to this paragraph. The change bar indicates added or restated information. A change bar in the margin adjacent to the chapter number and title indicates a new or completely revised chapter.

## Warnings, Cautions, And Notes

The following definitions apply to warnings, cautions, and notes used in this manual:
An operating procedure, practice, or condition that may result in injury or death if not carefully observed or followed. An operating procedure, practice, or condition that may result in damage to equipment if not carefully observed or followed.

## Note

An operating procedure, practice, or condition that requires emphasis.

## Wording

Word usage and intended meaning throughout this publication are as follows:
"Shall" indicates the application of a procedure is mandatory. "Should" indicates the application of a procedure is recommended. "May" and "need not" indicate the application of a procedure is optional. "Will" indicates future time. It never indicates any degree of requirement for application of a procedure.

FM ORIGINATOR TO *(Primary Review Authority)*//JJJ// INFO COMNAVWARDEVCOM NORFOLK VA//
COMUSFLTFORCOM NORFOLK VA//JJJ// COMUSPACFLT PEARL HARBOR HI//JJJ// (Additional Commands as Appropriate)//JJJ// BT CLASSIFICATION//N03510// MSGID/GENADMIN/*(Organization ID)*// SUBJ/URGENT CHANGE RECOMMENDATION FOR *(Publication Short Title)*//
REF/A/DOC/NTTP 1-01// POC/*(Command Representative)*//
RMKS/ 1. IAW REF A URGENT CHANGE IS RECOMMENDED FOR *(Publication Short Title)*
2. PAGE ______ ART/PARA NO ______ LINE NO ______ FIG NO ______ 3. PROPOSED NEW TEXT *(Include classification)* 4. JUSTIFICATION. BT
Ensure that actual message conforms to MTF requirements.


Urgent Change Recommendation Message Format
(Name, Grade or Title, Activity, Location)
(Primary Review Authority)

SUBJECT:
          ROUTINE CHANGE RECOMMENDATION TO (Publication Short Title,

          Revision/Edition, Change Number, Publication Long Title)

ENCL:
          (List Attached Tables, Figures, etc.) 1. The following changes are recommended for NTTP X-XX, Rev. X, Change X:


           a.
                    CHANGE: (Page 1-1, Paragraph 1.1.1, Line 1)
Replace "...the National Command Authority President and Secretary of Defense establishes
procedures for the..."
REASON: SECNAVINST ####, dated ####, instructing the term "National Command Authority"
be replaced with "President and Secretary of Defense."


           b.
                    ADD: (Page 2-1, Paragraph 2.2, Line 4)
Add sentence at end of paragraph "See Figure 2-1."
REASON: Sentence will refer reader to enclosed illustration.
Add Figure 2-1 (see enclosure) where appropriate.
REASON: Enclosed figure helps clarify text in Paragraph 2.2.


           c.
                    DELETE: (Page 4-2, Paragraph 4.2.2, Line 3)
Remove "Navy Tactical Support Activity."
"...Navy Tactical Support Activity, and the Navy Warfare Development Command are is
responsible for..."
REASON: Activity has been deactivated.

2. Point of contact for this action is (name, grade or title, telephone, e-mail address).

Copy to: COMUSFLTFORCOM COMUSPACFLT
COMNAVWARDEVCOM
INTENTIONALLY BLANK

## Chapter 1 Introduction To Construction Project Management 1.1 Introduction

Navy Tactical Reference Publication (NTRP) 4-04.2.5/Technical Manual (TM) 3-34.42/Air Force Pamphlet (AFPAM) 32-1020/Marine Corps Reference Publication (MCRP) 3-17.7F, Construction Project Management, describes construction project planning, scheduling, and execution by military engineers. In today's operational environment, engineers are increasingly employed as joint forces with multiple military service engineers under a single commander. This necessitates standardized construction project management for military engineers across the operational forces. Although the methods and procedures used in this publication are consistent with construction industry practices, military engineers face distinct challenges when operating in contingency operations. The fundamental principles in this publication apply to most construction projects, however, military engineers may adapt these principles to specific contingency situations.

## 1.1.1 Purpose

This multiservice publication provides comprehensive uniform guidance to military engineers responsible for construction project planning, scheduling, and execution.

## 1.1.2 Scope

This unclassified publication provides common methods, procedures, and formats for construction project management at the operational unit level required by military engineers to successfully plan, schedule, and execute general engineering and contingency construction projects. It provides information on the following:


1. Construction activity summary (CAS) sheets

2. Critical-path method (CPM) scheduling products

3. Field adjustment request (FAR)

4. Materials plan

5. Production and management of a project package

6. Project logbook

7. Project scheduling support tools

8. Quality control (QC), safety, and environmental protection plans

9. Request for information (RFI)
 10. Situation report (SITREP) feeder 11. Timecards 12. Two-week schedule.
This publication is not a guide for construction estimating. Refer to NTRP 4-04.2.3/TM 3-34.41/ AFPAM 32-1000/MCRP 3-17.7M, Construction Estimating, for information and data on estimating construction projects built by military engineering units.

## 1.1.3 Applicability

This publication is intended for use by military engineer project managers and project supervisors, but is applicable to staff-level engineers serving as liaison officers as well as training and educational institutions. It applies to engineersboth active and reserve, military and civilianfrom the United States Army (USA), United States Air Force (USAF), United States Marine Corps (USMC), and United States Navy (USN). Commonality across the military services for construction project management is based on guidance from the Federal Acquisition Regulation, Unified Facilities Criteria (UFC), and Unified Facilities Guide Specifications (UFGS). The UFGS documents are a multiservice effort of the United States Army Corps of Engineers, the Naval Facilities Engineering Command, and the United States Air Force Civil Engineer Support Agency.

## 1.1.4 Implementation Plan

The following commands have primary responsibility for each respective military service and will review this publication, validate the information, and incorporate it into military service manuals and curricula:


1. The USA will incorporate these procedures into Army training and doctrine publications as directed by the
United States Army Training and Doctrine Command.

2. The USAF will incorporate these procedures as directed by the Civil Engineer, Deputy Chief of
Staff/Logistics, Installations, and Mission Support.

3. The USMC will incorporate these procedures into Marine Corps training and doctrine publications by
direction of the Commandant of the Marine Corps, Deputy Commandant for Combat Development and Integration.

4. The USN will incorporate these procedures into Navy training and doctrine publications as directed by the
Commander, Navy Warfare Development Command.

## 1.1.5 Terminology

Terminology in this publication, as much as possible, is consistent with definitions found in Joint Publication
1-02, Department of Defense Dictionary of Military and Associated Terms; NTRP 1-02, Navy Supplement to the Department of Defense (DOD) Dictionary of Military and Associated Terms; Air Force Doctrine Document (AFDD) 1-2, Air Force Glossary; Field Manual (FM) 1-02/MCRP 5-12A, Operational Terms and Graphics; and MCRP 5-12C, Marine Corps Supplement to the Department of Defense Dictionary of Military and Associated Terms. However, this publication uses some key terms with industry standard definitions which apply specifically to construction, that are not consistent with joint and military service dictionary definitions. These terms are defined within the text.

## 1.1.6 Forms

Forms in this publication are examples and illustrate the information required to accomplish management tasks. Use of these forms is not mandatory. Forms vary by military service and software program. Managers use forms as directed by the supported command or unit standard operating procedure (SOP). Refer to appendixes A and B
for further information about forms used in a construction project package.

## 1.1.7 Use Of Software Programs

Each military service has unique requirements and applications for software programs. This publication provides the fundamental information for the process of planning, scheduling, and monitoring construction projects. Refer to the appropriate user manual for guidance on software input procedures.

## 1.2 Project Model

Military construction projects follow a six-phase model, as illustrated in figure 1-1. The duration and amount of effort for each phase depends upon mission variables such as the scope and complexity of the project involved, the time available for planning, and the operational environment. This publication is organized according to the construction project phasing model. A brief description of each project phase is provided below:


1. Project Phase 0, Initial Project Planning. This phase begins when a sponsoring entity originates, sponsors,
and funds a construction project. The Department of Defense Form (DD)1391, Military Construction
Project Data, is a programming tool used to request and justify a user need. The DD Form 1391 format enables the preparing official to systematically provide all of the important data required for design and/or proper review and validation of the project. Refer to Air Force Instruction (AFI) 321021, Planning and Programming Military Construction (MILCON) Projects; Army Regulation (AR) 4201, Army Facilities
Management; Chief of Naval Operations instruction (OPNAVINST) 11010.20G, Facilities Project Instruction; and UFC 130009N, Design Procedures, for information on preparing the DD Form 1391 and
project programming development. This phase is a military service-specific process for project
identification/call for work process, force deployment planning, and the design period. This phase is beyond the scope of this publication.

 This phase may also begin with receipt of a construction directive in the form of an operation order
(OPORD), fragmentary order (FRAGORD), or a warning order (WARNORD) for an engineering unit designated as the construction agent for a design-build project. United States Air Force Rapid Engineer Deployable Heavy Operational Repair Squadron Engineer (RED HORSE) units normally use a designbuild process during their training cycle. Refer to RED HORSE Project Management Manual, A Comprehensive Guide for Project OICs (officers in charge) and Project NCOICs (noncommissioned officers in charge), for their unique specific mission guidance.

2. Project Phase 1, Preliminary Construction Planning. This phase begins with receipt of construction directive in
the form of an OPORD, FRAGORD, or WARNORD for projects that have already been designed. Preliminary project planning gives the engineering unit commander a quick overview of the assigned task, allows for assessment of the unit's capacity, and provides time to develop the commander's intent. It serves as a guide to the detailed planning that follows and includes task assignment of primary personnel as well as acquisition of
plans and specifications. Refer to chapters 2 and 3 for further information.

3. Project Phase 2, Detailed Project Planning. This phase provides a schedule for the entire construction
project and develops an accurate estimate of the tools, equipment, materials, and personnel required for
each construction activity. It includes the creation or validation of a bill of materials (BOM); the
completion of product and resource-leveling schedules; and preparation and distribution of QC, safety, and
environmental protection plans through the chain of command for review. This phase ends when managers
generate CAS sheets. Refer to chapter 4 for further information.

4. Project Phase 3, Final Planning and Project Turnover. This phase includes project confirmation briefings,
deployment/mobilization preparations, and confirmation of initial material requirements availability. This phase ends at project turnover or when mobilization is complete for a new start project. Refer to chapter 5 for further information.

5. Project Phase 4, Project Execution and Monitoring. This phase includes directing, monitoring, and taking
corrective actions. This phase ends upon project completion or turnover. Refer to chapters 6 and 7 for
further information.

6. Project Phase 5, Final Project Transfer and Closeout. This phase includes turn-in of all tools and materials,
clearance of the jobsite, provision of as-built records and operation and maintenance manuals, and the
construction agent's receipt of final acceptance of the project. It may include submission of DD Form 1354, Transfer and Acceptance of DOD Real Property. This phase ends with completion of after action
reports and redeployment of the construction agent from the project site. Refer to chapter 8 for further information.

## 1.3 Project Management

Project management is vital to achieving a quality project constructed on time and within budget. Good project management requires an investment of time and interest on the part of managers. No management system provides all the answers or totally eliminates risk, but by using the planning and management tools discussed in this publication, a manager will gain confidence in directing crews, managing resources, and reducing risk.

The functions of the military construction project manager are universal, although they may differ in details from one level to another. The managerial functions are: planning, scheduling, and monitoring/controlling. Each of these functions is aimed toward accomplishing the objective of the unit and is discussed throughout this publication. To implement these functions, the manager must understand the objectives, plans, and policies of superiors.

## 1.3.1 Project Management Process Overview

This publication is laid out in the chronological order of a project, from planning through building completion. The project management system described here provides tools for the process of coordinating the skill and labor of personnel using tools, equipment, and materials to accomplish a construction project. Figure 1-2 illustrates an overview of the project management process required to move a project from initial tasking through planning phases and project execution.

## 1.3.2 Basic Functions Of Project Management

Engineers manage engineering tasks from garrison construction projects to survivability positions in a theater of combat operations. How well the engineer accomplishes a task depends in large part on an ability to plan, schedule, and monitor/control resources within a constrained environment, described as follows:


1. The planning function includes organizing and staffing. In this function, the manager breaks down the
project into workable subtasks, known as construction activities, and determines the order in which to
perform them. The product of this step is a logic diagram, or network, which is an initial graphic representation of a plan's tasks and order of accomplishment.

2. The scheduling function adds a time element to the logic network as the manager first determines
individual construction activity durations and then calculates the entire project's duration. The product of
this step is a CPM diagram, typically presented as a project schedule or Gantt chart.

3. The monitoring and controlling function requires the manager to direct the project, measure the progress of
the project, compare the actual progress against the initial schedule, and take corrective action if the actual
progress deviates significantly from the schedule.

## 1.4 Construction Organization And Roles

A construction organization's primary positions and its roles are described in subsequent paragraphs. The actual billet titles of personnel filling these roles differ between the military services based on the mission, organization, scope, and complexity of the projects involved. However, the fundamental roles as described are relatively consistent for each military service. This publication uses the term "construction agent" for the engineering unit
with primary responsibility for constructing a project. This publication uses the term "manager" when the task or information can apply to the various roles of leaders; otherwise, it refers to the following specific roles:

## 1.4.1 Project Manager

The project manager is a formal role assigned by the construction agent. Responsible for overall project supervision and oversight of one or more projects assigned as the lead element, the project manager ensures projects are completed on time and within budget. Project managers set priorities of work and individual project goals. They establish the management process to ensure material, equipment, and manpower resource distribution is commensurate with the construction plan.

They use the management process to make decisions on resource allocation to deconflict construction schedules and competing requirements. A project manager manages all construction projects assigned to a unit or subordinate organization; tasking may include multiple construction projects or a large, complex project involving multiple facilities. The project manager accomplishes project supervision and oversight through a cadre of subordinate project supervisors.

## Note

The terms "prime contractor" and "subcontractor" have been replaced with "lead element" and "support element," respectively. This aligns terms with common USA
and USMC nomenclature and lessens the confusion when referring to actual civilian contractors.

## 1.4.2 Project Supervisor

The project supervisor is a formal role assigned by the lead element project manager. Project supervisors are responsible for the quality and timely completion of their assigned projects. They are typically assigned to a single project/facility, but may be assigned multiple projects based on project scope and manpower resources. During project execution, the project supervisor provides the following actions:


1. Full-time, on-site supervision of subordinates

2. Work coordination between trades

3. Efficient use of resources

4. Employment of personnel

5. Maintenance of production schedule

6. Inspection of work-in-place (WIP)

7. Adherence to quality, safety, and environmental guidelines.
Project supervisors are responsible for the development of construction estimates for labor, equipment and material, and the subsequent BOM; CAS sheets; QC, safety and environmental protection plans; and the project's construction schedule. They initiate resource requirements for a tasked project. Project supervisors review project documentation in order to identify potential issues or impediments affecting the construction schedule and balance the demands of competing requirements. They monitor and provide input for material status reports and track project expenditures. They validate requests for resource requirements and monitor delivery of resources to the project site.

## Note

The role of project supervisor is referred to as "superintendent" by civilian construction companies and contractors. Unified Facilities Guide Specifications also reference the title of superintendent.

## 1.4.3 Crew Leader

The crew leader (also known as craft lead) is a formal role assigned by the project manager. Crew leaders are responsible for a crew of two or more persons, generally of the same trade, who are responsible for completing a phase or work element of a construction project. A crew leader may work for the lead or support element. Crew leaders may also assist with project planning, including development of CAS sheets, QC; safety and environmental protection plans, the project's construction schedule, and validation of the construction estimate and subsequent BOM. They keep the project supervisor updated on progress, potential delays or problem areas, required tests, and all changes.

## Note

Naval construction force (NCF) units may assign a lead element crew leader of a small single-facility project to a dual role as the project supervisor.

## 1.4.4 Crew

The term "crew" is used to designate a group of personnel, usually of the same trade, assigned to a construction project. A construction project may have several crews from various support elements tasked for the time they are required to work on the project, or crews may be temporarily assigned to the project on a semipermanent basis throughout the duration of the project. Collectively, they are known as the project crew. A crew normally consists of personnel having the same skill sets (i.e., builders, electricians), but could consist of personnel from various skills. Because of the nature of construction projects, a construction crew may not always align with fire team, squad, or platoon organizations, therefore, unit integrity may not be maintained.

## 1.4.5 Subject Matter Experts In The Engineering Unit

The following functions are performed by members of the engineering unit. Seek out subject matter experts
(SMEs) who have been assigned these functions to assist with project planning.


1. Quality Control Management. Implements and advises on the construction QC program. Coordinates
efforts with project supervisors and their assigned crew leaders to develop individual project QC plans and
the unit's overall QC plan. Refer to chapter 9 for information on the QC program.

2. Safety Management. Implements and advises on the Occupational Safety and Health Administration
(OSHA) program. The unit safety officer has authority over all safety-related items during the construction
process. Each project supervisor designates a crew member as a safety representative who works with the unit safety officer to coordinate individual project safety plans and the unit's overall safety plan. Refer to chapter 10 for information on the safety program.

3. Environmental Management. Implements the environmental protection program and advises on all
environmental, hazardous material (HM), and hazardous waste (HW) program issues. The unit
environmental manager supports the planning effort. Refer to chapter 11 for information on environmental
protection program considerations.

4. Material Liaison Office (MLO). Manages and advises on construction material procurement, tracking, and
storage. Manages project financial records. Refer to paragraph 6.4 for information on resource
management and logistics considerations.

## 1.4.6 The Construction Team

Construction projects are team efforts. They involve people from many organizations. A basic understanding of roles, responsibilities, and authorities assigned to the various team members is critical to effective communication among the team. The key players of a construction project also include:


1. Client. The client is the organization or group that benefits from the construction project.

2. Contracting Office. The contracting office is the primary delivery point for construction contracting at the
station level. It is responsible for proper management and execution of construction contracts and
responsible to individual clients for compliance with project plans and specifications. It supports projects by providing quality assurance (QA) oversight, client liaison, change and design management, and some
public works (PW)/base operations support (BOS) coordination. The contracting office is ultimately
responsible for a correctly built project turned over to the user when complete. This function is provided for the USN and USMC by the facilities engineering and acquisition division/resident officer in charge of construction (ROICC), for the USA by the resident engineer, and for the USAF by the base civil engineer (BCE).

3. Public Works/Base Operations Support. In many cases, the PW/BOS organization will remain engaged in
the entire project process, from the beginning when a client documents a need through construction, turnover, and maintenance of the completed facility. Since it may be responsible for the facilities, utilities,
and real estate, the PW/BOS organization will provide input, approval, and assistance for many issues that
arise during a construction project.

4. Architect/Engineer. Professionally liable for the functionality and safety of the design, the
architect/engineer is interested in ensuring the project is correctly built. The contracting office or PW/BOS organization manages the architect/engineer, a valuable project team asset in the event of design changes or problems. The architect/engineer produces a set of plans and specifications based on the concepts and requirements that define the client's needs. After this part of the task is complete, the architect/engineer may stand by to provide design and engineering assistance and oversight during project construction.

5. Other Organizations. Other groups on board an activity/base have project roles clearly defined by their
functions. Managers must consider their issues and concerns when planning and executing a project. These
include the activity/base safety, fire, security, and environmental departments.

LINE
ITEM
TASK DESCRIPTION
1.
Final acceptance and project completion
2.
Material submittals for MLO-contracted support
3.
Materials and workmanship in accordance with plans and specifications
4.
Military engineer and client request changes to design
5.
Official visitors
6.
Project schedules up to Level II
7.
Proposed or required material substitutions
8.
Quality assurance/QC
9.
Technical system assistance (e.g., fire alarms, HM)
10.
Testing plans developed and executed per plans and specifications
11.
Turnover and preconstruction meetings
12.
Utility outages and communication cutover

INTENTIONALLY BLANK


## Chapter 2 Preliminary Construction Planning 2.1 Introduction

The project management process normally begins at the unit level with receipt of the construction directive. This directive provides the who, what, when, where, and why of a particular project and may be in the form of an OPORD, FRAGORD, or a WARNORD. The unit operations officer initiates preliminary construction planning actions, which include mission analysis and review of project tasking, in order to provide the necessary assignments and guidance to subordinates. The project manager, project supervisor, and crew leaders participate in the planning process upon assignment. Refer to
figure 2-1 for an illustration of Project Phase 1 inputs, process, and outputs. Paragraphs 2.2 thru 2.4 discuss inputs, process, and outputs for Project Phase 1.



## 2.1.1 Military Planning Process

Military engineers use the six-phase construction project model discussed in paragraph 1.2 to standardize project management efforts for tasked construction projects. Project management does not replace the use of the military planning process used by each military service for contingency and crisis action planning or troop-leading procedures at the tactical level for conducting unit operations.

## 2.1.2 Project Package

The project package, also referred to as a project folder, is a critical part of project management. It is the permanent record of everything that occurs on the project from start to closeout. Operations is responsible for maintaining the official copy of the project package. The project supervisor is responsible for creating and maintaining an on-site project package for the entire duration of the project. This on-site project package is turned over to operations for incorporation into the official copy upon completion of construction. Refer to appendix A for further information on the project package used by the USN, USA, and USMC. Refer to appendix B for further information on the project package used by the USAF.

## 2.1.3 Sources For Man-Day Estimates

Military engineers use NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, and the Army's Theater Construction Management System (TCMS), as sources for man-day (MD) estimates. Theater Construction Management System supports engineer planners with facilities design information for outside the continental United States (OCONUS)/theater operation mission requirements. Discussion of TCMS is beyond the scope of this publication. Refer to the United States Army Corps of Engineers Web portal at http://www.hnd.usace.army.mil/missions.aspx for further information on TCMS.

## 2.2 Inputs

Each phase in the project management process begins with inputs. Inputs may come from higher headquarters (HHQ), the commander or staff, or outputs from previous steps. Preliminary project planning requires the following essential items before Project Phase 1 planning can begin:


1. Construction directive

2. Project plans

3. Project specifications.
Other value-added planning inputs include:


1. Unit execution calendar

2. Bill of materials (if available).

## 2.3 Process

The operations officer must understand the construction directive and the commander's initial guidance in order to initiate unit project planning. Paragraphs 2.3.1 thru 2.3.13 discuss actions that accomplish Project Phase 1 preliminary construction planning and transition to the detailed planning phase.

## 2.3.1 Determine Task Organization

Upon receipt of the construction directive, the operations officer conducts mission analysis and begins task organization and table of organization (T/O) assignment. Refer to NTRP 404.2.1, Doctrinal Reference for the Naval Construction Force; AFDD 2, Operations and Organization; MCRP 512D, Organization of Marine Corps Forces; or FM 334, Engineer Operations, for further information on task organization and T/O.

## 2.3.2 Determine Project Tasking

As the unit's task organization is solidified, the operations officer assigns project tasking to the organizational elements. As part of project tasking, the operations officer designates lead and support elements with the following duties:


1. Lead element is responsible for the quality, safety, and timeliness of the construction effort and directs
support elements accordingly.

2. Support element is responsible for schedule coordination and resource assignment in sufficient quantity
and quality to accomplish the assigned project.
Refer to figure 2-2 for a sample project tasking letter.

## 2.3.3 Determine Key Personnel Assignments

Personnel assignments may vary from military service to military service, but it is imperative that key personnel are identified for the project to be successful. Project managers are designated in writing. Designated project managers, through coordination with the chain of command, name project supervisors and crew leaders. Refer to figure 2-3 for a sample T/O form. The project manager designates the project supervisor and assigned crew leaders in writing. An appointment letter outlines the duties and responsibilities for each position. Refer to figure 2-4 for a sample appointment letter. Refer to paragraph 1.4 for information on the roles and function of each of these positions. Project managers assign planning and estimating staff to assist project supervisors and their assigned crew leaders. Planning and estimating staff should include members of both the lead and support element crews.

## 2.3.4 Determine Project Planning Timeline

Project supervisors and crew leaders use the project planning steps checklist as the primary tool to determine the project planning timeline and to monitor the project planning process. Project supervisors and crew leaders assign dates to these steps to designate project planning milestones. A milestone represents a decision point, a major accomplishment, or a deliverable. The milestones form is routed through the project manager to the operations officer for approval of milestone dates. Refer to figure 2-5 for a project planning steps checklist. Refer to figure 2-6 for a project planning milestones form. The unit-level project planning flow chart is used in conjunction with the project planning steps checklist and shows the sequence of planning steps inclusive of Project Phases 1 thru 3. Refer to figure 2-7 for an illustration of the project planning flow chart. The reference numbers shown on the flow chart correspond to the line item numbers in figure 2-5.

| From:                                                                       | Operations Officer, U.S. Naval Mobile Construction Battalion ##        |
|-----------------------------------------------------------------------------|------------------------------------------------------------------------|
| To:                                                                         | Xxxxx Company Commander, U.S. Naval Mobile Construction Battalion ## |
| Subj:                                                                       | PROJECT TASKING ASSIGNMENT: EUROPEAN DEPLOYMENT 2012                   |
| Ref:                                                                        | (a) S3 Memorandum of dd mmm yyyy                                       |
| 1.                                                                          |                                                                        |
| Project XX##-###, Enlisted Club Addition, is assigned to Xxxxx Company as |                                                                        |
| lead element for construction. Xxxx and Xxxxx Companies are assigned as     |                                                                        |
| support elements.                                                           |                                                                        |

2.
The project scope includes clearing, grubbing, demolition, new fill and grading,
asphalt paving, curbs and sidewalks, interior and exterior finishes, electrical, mechanical, plumbing, fire alarm and protection systems, and other related incidental work. This will be a turnover project. The tasked start-stop percent is approximately 25100 percent.
3.
The initial man-day estimate for NMCB ## tasking is 3,000 man-days. A complete project package is due to operations per reference (a).
4.
BU1 Seabee is assigned as the project QC specialist. Construction Electrician First
Class Sparkey shall assist the QC effort as required.
5.
Operations is ready to assist you. Keep us informed of your progress and any
problems as they arise.


Name LCDR CEC USN
CO S3 codes Support company commanders
MLO
Legend: BU
builder (USN rating)
CO
commanding officer
BU1
builder first class (USN rating)
LCDR
lieutenant commander
BUC
builder chief petty officer
NMCB
naval mobile construction battalion
CE
construction electrician (USN rating)
S3
battalion or brigade operations staff officer
(USA, USMC battalion or regiment)
CE1
construction electrician
U.S.
United States

first class (USN rating)


CEC
civil engineer corps


1306 Code dd mmm yyyy
From:
To:
Commanding Officer, U.S. Naval Mobile Construction Battalion ##
BU1(SCW) I. M. Enlisted, USN, NNNN
Subj:
DESIGNATION AS PROJECT SUPERVISOR FOR PROJECT (Number)
Ref:
(a) NTRP 4-04.2.5/TM 3-34.42/AFPAM 32-1020/MCRP 3-17.7F Construction
Project Management
1.
You are hereby designated as the Naval Mobile Construction Battalion or Detachment (Number)
project supervisor for project (Number). You are responsible for all matters of production, quality, and safe construction.
2.
You will familiarize yourself with provisions of reference (a) in the performance of your duties.
3.
This designation is effective immediately and expires upon the completion and acceptance of the
project or when the project is transferred at turnover.

Lead company commander Support company commanders SCW
Seabee combat warfare

LINE
ITEM
TASK DESCRIPTION
PRIMARY
RESPONSIBILITY
01
Make project assignments.
Operations officer
02
Designate crew leaders and planning and estimating staff.
Project manager and project supervisor
03
Hold preplanning conference.
Project manager
04
Obtain plans and specifications.
Project manager
05
Receive BOM.
Project manager
06
Review plans and specifications.
Project supervisor and assigned crew leaders
07
Create milestones list.
Project manager and project supervisor
08
Write scope sheet (basic scope of work initially provided in the tasking
letter).
Project supervisor
09
Identify required skills, training, and SME shortfalls.
Project supervisor
10
Develop master activity listing. Place master activities into logical
construction sequence (logic network).
Project supervisor
11
Identify long lead items.
Project supervisor and assigned crew leaders
12
Draft Level II Gantt chart. Use rough man-day estimates and durations.
Project supervisor and assigned crew leaders
13
Generate construction activities list.
Project supervisor and assigned crew leaders
14
Complete an independent MTO to develop a construction estimate.
Project supervisor and assigned crew leaders
15
Compare BOM/MTO.
Project supervisor and assigned crew leaders
16
Develop add-on/reorder BOM.
Project supervisor and assigned crew leaders
17
Develop logic network.
Project supervisor and assigned crew leaders
18
Create precedence diagram. Identify any restraints on start/finish.
Project supervisor and
assigned crew leaders
19
Generate Level III Gantt chart.
Project supervisor and assigned crew leaders
20
Deliver 30/60/90-day material list to unit MLO.
Project supervisor and assigned crew leaders
LINE
ITEM
TASK DESCRIPTION
PRIMARY
RESPONSIBILITY
21
Deliver 30/60/90-day material list to HHQ.
Project manager and project supervisor
22
Develop CAS sheets.
Project supervisor and
assigned crew leaders
23
Complete tool summary sheets.
Project supervisor and assigned crew leaders
24
Complete equipment summary sheets.
Project supervisor and assigned crew leaders
25
Complete shop drawings (e.g., slab layouts, rebar bending schedule).
Project supervisor and assigned crew leaders
26
Complete master activity summary sheets.
Project supervisor and assigned crew leaders
27
Smooth Level II Gantt chart from precedence diagram and Level III Gantt chart.
Project supervisor and assigned crew leaders
28
Compare and reconcile project QC plan with unit QC plan. Submit to operations officer for approval.
Quality control representative, project supervisor, and assigned crew leaders
29
Compare and reconcile project safety plan with unit safety plan. Submit to safety officer for approval.
Safety officer, project supervisor, and assigned crew leaders
30
Compare and reconcile project environmental protection plan with unit environmental protection plan.
Environmental officer, project supervisor, and assigned crew leaders
31
Finalize project packages (reviewed by lead element).
Project managers and project supervisors
32
Resource level. Identify constraints and resolve.
Project managers and project supervisors
33
Confirm material onsite.
Project supervisor and assigned crew leaders
34
Hold project briefing at unit level (reviewed by operations officer).
Project manager, project
supervisor, and assigned crew leaders
35
Deliver project brief to HHQ.
Project manager, project supervisor, and assigned crew leaders
36
Finalize deployment execution plan.
Operations officer
Legend:
MTO
material takeoff

## Project Planning Milestones

MILESTONE
DATE REQUIRED
DATE COMPLETED
Designate project supervisor, crew leaders, and planning and estimating staff.


Hold preplanning conference.


Review plans and specifications.


Identify long lead items.


Identify required skills and training.


Complete project scope sheet.


Complete master activity listing.


Develop rough Level II Gantt chart.


Develop Level II logic network.


Generate construction activity listing.


Develop independent MTO.


Develop BOM/MTO discrepancy list.


Complete CAS sheets.


Develop Level III logic network.


Input project to computer.


Resource-leveling project.


Develop Level III Gantt chart.


Complete master activity summary sheets.


Develop Level II Gantt chart.


Consolidate tool requirements.


Consolidate equipment requirements.


Consolidate QC plan.


Consolidate safety plan.


Consolidate environmental protection plan.


Prepare project brief.

## 2.3.5 Preplanning Conference

After reviewing the construction directive, the project manager conducts a preplanning conference with the project team to set goals for accomplishing the planning tasks leading to start of construction. This preplanning conference should set the following goals:


1. Provide overall job approach and construction methods to estimating staff.

2. Identify assumptions and limitations.

3. Determine feasibility of a preconstruction project site visit.

4. Begin monitoring message traffic, SITREPs, and correspondence for assigned projects.

5. Obtain deployment calendar or project execution calendar.

## 2.3.6 Review Plans And Specifications

The project supervisor and assigned crew leaders thoroughly review plans and specifications in conjunction with the drawings. They carefully read all notes and references, and examine all detail and reference drawings. The project supervisor and assigned crew leaders next prepare a standard project package scope sheet and forward it to the operations officer for approval. Once the scope sheet is approved, the project supervisor works with the assigned estimating staff to create a detailed construction estimate. Refer to figure 2-8 for a sample project scope sheet form. Refer to chapter 4 for information on construction estimating. In the absence of approved plans and specifications, HHQ, the tasking authority, or supported unit establishes and promulgates a definitive project scope, enforceable standards, and accepted construction practices to define the project.

## 2.3.7 Review Bill Of Materials

If HHQ issues the BOM, the project manager holds it until completion of an MTO and construction estimate.

Refer to paragraph 4.3.3 for further information regarding BOM/MTO comparison and additional requirements justification.

## 2.3.8 Identify Special Training Requirements

The project supervisor and assigned crew leaders identify the special training and skills required to accomplish assigned tasking. They submit these requirements via the project manager to the unit's training officer. Figure 2-9 illustrates a sample project training requirements plan form.

## 2.3.9 Identify Long Lead Items

The project supervisor identifies LL items, completes the standard project package form, and submits the form to the operations officer for review and approval. The operations officer forwards a copy of the approved form to MLO, who sends the appropriate message to the supported HHQ. Refer to figure 2-10 for a list of LL items. Refer to figure 2-11 for a sample long lead items form.

## 2.3.10 Determine Master Activities

The project manager and project supervisor determine the MA list for the project if it is not previously determined by HHQ or the design agency. The project supervisor completes and submits a standard project package form to the operations officer for review and approval. Refer to figure 2-12 for the sample master activities list form.

## Project Training Requirements Plan

| RANK/NAME                  | SCHEDULED    | COMPLETED    |
|----------------------------|--------------|--------------|
| COURSE                     |              |              |
| NUMBER                     |              |              |
| TRAINING REQUIREMENT       |              |              |
| DESCRIPTION OR COURSE NAME |              |              |
| (STATE JUSTIFICATION FOR   |              |              |
| TRAINING)                  |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |
|                            |              |              |

## Long Lead Items

| 01             | Air Conditioning Systems          |   24  | Louvers                         |
|----------------|-----------------------------------|-------|---------------------------------|
| 02             | Bolted Steel Tanks                |   25  | Lumber, Plywood (large orders)  |
| 03             | Cabinets (wood and metal)         |   26  | Marine Hardware                 |
| 04             | Carpet                            |   27  | Marine Piles                    |
| 05             | Cathodic Protection Systems       |   28  | Partitions                      |
| 06             | Chain Link Fence Fabric           |   29  | Power Panels                    |
| 07             | Circuit Breakers                  |   30  | Pre-engineered Buildings        |
| 08             | Control/Feedback Systems          |   31  | Prefab Joists                   |
| 09             | Doors                             |   32  | Roof Systems                    |
| 10             | Enunciator Panels                 |   33  | Rubber Fender System            |
| 11             | Epoxy Mortars/Grouts              |   34  | Screens                         |
| 12             | Explosion Proof Systems           |   35  | Silver Solder                   |
| 13             | Fire Alarm Systems                |   36  | Specialty Coatings              |
| 14             | Fire Protection System            |   37  | Specialty Electrical Items      |
| 15             | Fire Pumps                        |   38  | Structural Pipe                 |
| 16             | Galvanized Metal Products         |   39  | Structural Steel Members        |
| 17             | Hardware/Locks/Cipher Locks       |   40  | Switch Stations                 |
| 18             | High-intensity Discharge Light    |       |                                 |
| Fixtures/Lamps |                                   |       |                                 |
| 41             | Telephone Poles                   |       |                                 |
| 19             | High-voltage Specialty Switchgear |   42  | Timber (especially large sizes) |
| 20             | HVAC Components                   |   43  | Transformers                    |
| 21             | Intrusion Alarm Systems           |   44  | Treated Wood Products           |
| 22             | Large Quantities/Odd Sizes of     |       |                                 |
| Pipe/Fittings  |                                   |       |                                 |
| 45             | Water Heaters                     |       |                                 |
| 23             | Large Quantity or Specialty Cable |   46  | Windows                         |
| Notes:         |                                   |       |                                 |
|                |                                   |       |                                 |

1.
Finish items such as decorative brick, clay tiles, and unusual carpeting may require time to locate.
2.
Large purchases of any item (more than $10,000 or $25,000 depending on local purchase authority)
require time to competitively bid.
3.
Electrical items tend to be unique to each installation and require additional time.

Legend: HVAC
heating, ventilation, and air conditioning
PREFAB
prefabricate

## Long Lead Items

BOM
NUMBER
LINE
ITEM
DESCRIPTION
INTENDED USE
QTY
ROS
EOS


Legend: EOS
date estimated onsite
ROS
date required onsite
QTY
quantity


Master activities represent large, functional parts of a project and are based on divisions of the MasterFormat standard, effective 2004, as established by the Construction Specifications Institute. This is a universal standard used throughout the private construction industry and the DOD. Refer to figure 2-13 for the standard MA list used by military engineers. The initial project planning unit/organization assigns MAs that remain with the project until completion. Master activities are used to develop construction management Level II Gantt charts (refer to paragraph 2.3.11). The project supervisor must obtain an MA listing and a narrative description of the project scope before starting a detailed estimate. Master activity numbers form the basis for both estimating and scheduling format numbering.

## 2.3.11 Develop A Draft Level Ii Gantt Chart

The project supervisor determines rough MD estimates and durations for each MA, places them into a logical construction sequence, develops a draft Level II Gantt chart from the information, and forwards the chart to the unit operations officer via the project manager for approval. The draft Level II Gantt chart aids planning coordination. Refer to figure 2-14 for a sample Level II Gantt chart form. Refer to paragraph 3.2 for further information on Gantt charts used for project management.

MASTER
ACTIVITY
DESCRIPTION
MASTER
ACTIVITY
DESCRIPTION
00
Procurement and Contracting
23
HVAC
01
General Requirements
25
Integrated Automation
02
Existing Conditions
26
Electrical
03
Concrete
27
Communications
04
Masonry
28
Electronic Safety and Security
05
Metals
31
Earthwork
06
Wood, Plastics, and Composites
32
Exterior Improvements
07
Thermal and Moisture Protection
33
Utilities
08
Openings
34
Transportation
09
Finishes
35
Waterway and Marine Construction
10
Specialties
40
Process Integration
11
Equipment
41
Material Processing and Handling Equipment
12
Furnishings
42
Process Heating, Cooling, and Drying Equipment
13
Special Construction
43
Process Gas and Liquid Handling, Purification and Storage Equipment
14
Conveying Systems
44
Pollution Control Equipment
21
Fire Suppression
45
Industry-specific Manufacturing Equipment
22
Plumbing
48
Electrical Power Generation

## 2.3.12 Determine Initial Construction Activities

The project supervisor and assigned crew leaders develop an initial construction activities list from the MA list. Construction activities are subsets of the MAs that identify specific functional parts of the project. A typical military engineer project has between 1550 construction activities. Determining these construction activities readies the project supervisor for the detailed estimating phase. Construction activities serve the following purposes:


1. They break down a project into logical definable parts, also known as definable features of work. Refer to
paragraph 9.4.3 for information on definable features of work. Each of these smaller parts is individually estimated for materials, equipment, and labor. Estimators use the construction activity estimates to
organize and format project construction estimates. Refer to NTRP 4-04.2.3/TM 3-34.41/
AFPAM 32-1000/MCRP 3-17.7M, for information on estimating construction projects.

2. They allow organizers to track and manage the job for scheduling purposes. Refer to chapter 3 for
information on scheduling.
Refer to figure 2-15 for a sample construction activities list form. The initial list uses columns A and B only.

Refer to paragraph 3.5 for information on logic networks.

## Construction Activity List

| Project Number:________________________                                            | Date Prepared:___________________________    |
|------------------------------------------------------------------------------------|----------------------------------------------|
| Project Title:____________________________________________________________________ |                                              |
| Project Crew Leader:____________________                                           | Project Supervisor: ________________________ |
| CONSTRUCTION ACTIVITY                                                              |                                              |
| TITLE                                                                              |                                              |
| CREW                                                                               |                                              |
| SIZE                                                                               |                                              |
| TOTAL                                                                              |                                              |
| FLOAT                                                                              |                                              |
| BASELINE                                                                           |                                              |
| DURATION                                                                           |                                              |
| ESTIMATED                                                                          |                                              |
| MAN-DAYS                                                                           |                                              |
| CONSTRUCTION                                                                       |                                              |
| ACTIVITY                                                                           |                                              |
| NUMBER                                                                             |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |
|                                                                                    |                                              |

## 2.3.12.1 Construction Activity Naming Convention

Military engineers consistently describe construction activities using the following naming convention:


1. An action taken

2. The building element involved in this action

3. A location identifier for the building element.
Some examples of construction activity names using this convention are the following:

1. PREFAB FORMSFOUNDATION WALL/EAST SIDE 2. PREFAB REINFORCING STEELFOUNDATION/SOUTH SIDE 3. PLACE CONCRETEFOUNDATION WALL/SOUTH SIDE 4. ERECT MASONRY WALLEAST SIDE 5. INSTALL METAL STUDSFIRST FLOOR.

## 2.3.12.2 Construction Activity Numbering System

The first pair of digits (Master Format DivisionLevel 1) represents the MA number, 0048, as listed in
figure 2-13. The second pair of digits (Master Format DivisionLevel 2) represents a construction activity subcategory number, 0199. Refer to Construction Specification Institute, MasterFormat 2010 Update Numbers & Titles, available at http://csinet.org/Home-Page-Category/Formats/MasterFormat.aspx, for more detail.

The third pair of digits is a sequence number, 0099, and provides the ability to assign a unique number to each repeated construction activity with the same subcategory number. The user assigns these numbers as required and usually by groups of 10. For example:

1. 03 10 10 PREFAB FORMSFOUNDATION WALL/SOUTH SIDE 2. 03 10 20 PREFAB FORMSFOUNDATION WALL/EAST SIDE 3. 03 20 10 PREFAB REINFORCING STEELFOUNDATION WALL/SOUTH SIDE 4. 03 20 20 PREFAB REINFORCING STEELFOUNDATION WALL/EAST SIDE 5. 03 20 30 SET REINFORCING STEELFOUNDATION WALL/SOUTH SIDE 6. 03 30 10 PLACE CONCRETEFOUNDATION WALL/SOUTH SIDE
The subcategory number for each construction activity identifies a logical functional area that is a component of the related MA. Figure 2-16 illustrates the 6-digit construction activity number's components.

Construction activity numbers can change for turnover projects, but the first two digits will remain the same; only the sequence numeral may change. Each construction activity is documented using a CAS sheet. To minimize changes, the project manager assigns construction activity numbers after completion of the logic network. Refer to figure 2-17 for a list of the standard construction activities and subcategories used by military engineers. Refer to paragraph 4.3.9 for further information on CAS sheets. Refer to paragraph 3.5 for information on logic networks.

CONSTRUCTION
ACTIVITY
DESCRIPTION
CONSTRUCTION
ACTIVITY
DESCRIPTION
01
General Requirements
01 30 00
Administrative Requirements
01 60 00
Product Requirements
01 40 00
Quality Requirements
01 70 00
Execution and Closeout
Requirement (includes move-in and move-out)
01 50 00
Temporary Facilities and Controls
(includes environmental controls)


02
Existing Conditions
02 01 00
Maintenance of Existing
Conditions
02 30 00
Subsurface Investigation
02 05 00
Common Work Results Existing
Conditions
02 40 00
Demolition and Structure Moving
03
Concrete
03 01 00
Maintenance of Concrete
03 40 00
Precast Concrete
03 10 00
Concrete Forming and
Accessories
03 50 00
Cast Decks and Underlayment
03 20 00
Concrete Reinforcing
03 60 00
Grouting
03 30 00
Cast-in-place Concrete


04
Masonry
04 01 00
Maintenance of Masonry
04 40 00
Stone Assemblies
04 20 00
Unit Masonry
04 50 00
Refractory Masonry
05
Metals
05 01 00
Maintenance of Metals
05 30 00
Metal Decking
05 10 00
Structural Metal Framing
05 50 00
Metal Fabrications
05 20 00
Metal Joists
05 70 00
Decorative Metal
06
Wood, Plastics, and Composites
06 01 00
Maintenance of Wood, Plastics,
and Composites
06 20 00
Finish Carpentry
06 10 00
Rough Carpentry
06 40 00
Architectural Woodwork
07
Thermal and Moisture Protection
07 01 00
Operation and Maintenance of
Thermal and Moisture Protection
07 50 00
Membrane Roofing
07 10 00
Dampproofing and Waterproofing
07 60 00
Flashing and Sheet Metal
07 20 00
Thermal Protection
07 70 00
Roof and Wall Specialties and
Accessories
07 30 00
Steep Slope Roofing
07 80 00
Fire and Smoke Protection
07 40 00
Roofing and Siding Panels
07 90 00
Joint Protection
CONSTRUCTION
ACTIVITY
DESCRIPTION
CONSTRUCTION
ACTIVITY
DESCRIPTION
08
Openings
08 01 00
Operation and Maintenance of
Openings
08 60 00
Roof Windows and Skylights
08 10 00
Doors and Frames
08 70 00
Hardware
08 30 00
Specialty Doors and Frames
08 80 00
Glazing
08 40 00
Entrances, Storefronts, and
Curtain Walls
08 90 00
Louvers and Vents
08 50 00
Windows


09
Finishes
09 01 00
Maintenance of Finishes
09 60 00
Flooring
09 20 00
Plaster and Gypsum Board
09 70 00
Wall Finishes
09 30 00
Tiling
09 80 00
Acoustic Treatment
09 50 00
Ceilings
09 90 00
Painting and Coating
10
Specialties
10 01 00
Operation and Maintenance of
Specialties
10 40 00
Safety Specialties
10 10 00
Information Specialties
10 50 00
Storage Specialties
10 20 00
Interior Specialties
10 70 00
Exterior Specialties
10 30 00
Fireplaces and Stoves
10 80 00
Other Specialties
11
Equipment
11 01 00
Operation and Maintenance of
Equipment
11 50 00
Educational and Scientific
Equipment
11 10 00
Vehicle and Pedestrian Equipment
11 60 00
Entertainment Equipment
11 20 00
Commercial Equipment
11 70 00
Healthcare Equipment
11 30 00
Residential Equipment
11 80 00
Collection and Disposal
Equipment
12
Furnishings
12 01 00
Operation and Maintenance of
Furnishings
12 50 00
Furniture
12 20 00
Window Treatments
12 60 00
Multiple Seating
12 30 00
Casework
12 90 00
Other Furnishings
12 40 00
Furnishings and Accessories


13
Special Construction
13 01 00
Operation and Maintenance of
Special Construction
13 30 00
Special Structures
13 10 00
Special Facility Components
13 40 00
Integrated Construction
13 20 00
Special Purpose Rooms
13 50 00
Special Instrumentation
CONSTRUCTION
ACTIVITY
DESCRIPTION
CONSTRUCTION
ACTIVITY
DESCRIPTION
14
Conveying Systems
14 01 00
Operation and Maintenance of
Conveying Equipment
14 40 00
Lifts
14 10 00
Dumbwaiters
14 70 00
Turntables
14 20 00
Elevators
14 80 00
Scaffolding
14 30 00
Escalators and Moving Walks
14 90 00
Other Conveying Equipment
21
Fire Suppression
21 01 00
Operation and Maintenance of
Fire Suppression


22
Plumbing
22 01 00
Operation and Maintenance of
Plumbing
22 30 00
Plumbing Equipment
22 07 00
Plumbing Insulation
22 40 00
Plumbing Fixtures
22 09 00
Instrumentation and Control for
Plumbing
22 50 00
Pool and Fountain Plumbing
Systems
22 10 00
Plumbing Piping and Pumps


23
Heating, Ventilation, and Air Conditioning
23 01 00
Operation and Maintenance of
HVAC Systems
23 40 00
HVAC Air Cleaning Devices
23 07 00
HVAC Insulation
23 50 00
Central Heating Equipment
23 09 00
Instrumentation and Control for
HVAC
23 60 00
Central Cooling Equipment
23 10 00
Facility Fuel Systems
23 70 00
Central HVAC Equipment
23 20 00
HVAC Piping and Pumps
23 80 00
Decentralized HVAC
Equipment
23 30 00
HVAC Air Distribution


25
Integrated Automation
25 01 00
Operation and Maintenance of
Integrated Automation


26
Electrical
26 01 00
Operation and Maintenance of
Electrical Systems
26 30 00
Facility Electrical Power
Generating and Storing Equipment
26 09 00
Instrumentation and Control for
Electrical Systems
26 40 00
Electrical and Cathodic
Protection
26 10 00
Medium-voltage Electrical
Distribution
26 50 00
Lighting
26 20 00
Low-voltage Electrical
Transmission


CONSTRUCTION
ACTIVITY
DESCRIPTION
CONSTRUCTION
ACTIVITY
DESCRIPTION
27
Communications
27 01 00
Operation and Maintenance of
Communications Systems
27 30 00
Voice Communications
27 10 00
Structured Cabling
27 40 00
Audio-video Communications
27 20 00
Data Communications
27 50 00
Distributed Communications
and Monitoring Systems
28
Electronic Safety and Security
28 01 00
Operation and Maintenance of
Electronic Safety and Security
28 30 00
Electronic Detection and Alarm
28 10 00
Electronic Access Control and
Intrusion Detection
28 40 00
Electronic Monitoring and
Control
28 20 00
Electronic Surveillance


31
Earthwork
31 01 00
Maintenance of Earthwork
31 40 00
Shoring and Underpinning
31 10 00
Site Clearing
31 50 00
Excavation Support and
Protection
31 20 00
Earth Moving
31 60 00
Special Foundations and
Load-bearing Elements
31 30 00
Earthwork Methods
31 70 00
Tunneling and Mining
32
Exterior Improvements
32 01 00
Operation and Maintenance of
Exterior Improvements
32 70 00
Wetlands
32 10 00
Bases, Ballasts, and Paving
(includes road construction)
32 80 00
Irrigation
32 30 00
Site Improvements
32 90 00
Planting
33
Utilities
33 01 00
Operation and Maintenance of
Utilities
33 40 00
Storm Drainage Utilities
33 09 00
Instrumentation and Control for
Utilities
33 50 00
Fuel Distribution Utilities
33 10 00
Water Utilities
33 60 00
Hydronic and Steam Energy
Utilities
33 20 00
Wells
33 70 00
Electrical Utilities
33 30 00
Sanitary Sewerage Utilities
33 80 00
Communications Utilities
34
Transportation
34 01 00
Operation and Maintenance of
Transportation
34 40 00
Transportation Signaling and
Control Equipment (includes airfields)
34 05 00
Common Works Results for
Transportation
34 70 00
Transportation Construction and
Equipment (includes airfields)
34 10 00
Guideways/Railways
34 80 00
Bridges
CONSTRUCTION
ACTIVITY
DESCRIPTION
CONSTRUCTION
ACTIVITY
DESCRIPTION
35
Waterway and Marine Construction
35 01 00
Operation and Maintenance of
Waterway and Marine Construction
35 30 00
Coastal Construction
35 05 00
Common Works Results for
Waterway and Marine Construction
35 40 00
Waterway Construction and
Equipment
35 10 00
Waterway and Marine Signaling and
Control Equipment
35 50 00
Marine Construction and
Equipment
35 20 00
Waterway and Marine Construction
and Equipment
35 70 00
Dam Construction and
Equipment
40
Process Integration
40 01 00
Operation and Maintenance of
Process Integration


41
Material Processing and Handling Equipment
41 20 00
Piece Material Handling
Equipment
41 01 00
Operation and Maintenance of
Material Processing and Handling Equipment
41 10 00
Bulk Material Processing Equipment
41 60 00
Mobile Plant Equipment
42
Process Heating, Cooling, and Drying Equipment


42 01 00
Operation and Maintenance of
Process Heating, Cooling, and Drying Equipment
43
Process Gas and Liquid Handling, Purification, and Storage Equipment


43 01 00
Operation and Maintenance of
Process Gas and Liquid Handling, Purification, and Storage Equipment
44
Pollution Control Equipment
44 01 00
Operation and Maintenance of
Pollution Control Equipment
44 40 00
Water Treatment Equipment
44 10 00
Air Pollution Control
44 50 00
Solid Waste Control
44 20 00
Noise Pollution Control


45
Industry-Specific Manufacturing Equipment
48
Electrical Power Generation
48 01 00
Operation and Maintenance of
Electrical Power Generation
48 10 00
Electrical Power Generation
Equipment
48 09 00
Instrumentation and Control for
Electrical Power Generation
48 70 00
Electrical Power Generation
Testing

## 2.3.13 Construction Work Elements

When more detail is required for accuracy and completeness, a construction activity breaks down into smaller tasks, known as construction work elements or work items. A specific construction activity may have one or several construction work elements. A work element, typically consisting of a single trade or skill, is expressed by a work rate. A work rate is a quantity of time per unit of measure. Selection of construction work elements should be taken from the data figures provided in NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M.

## Note

Placing a concrete grade beam, direct from chute, where the work rate is 0.480 man-hours per cubic yard of concrete is an example of a construction work element.

Refer to chapter 5 of NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, for more examples of work elements. Construction work elements are not assigned a number for scheduling purposes, but they fall under an associated construction activity and are documented on the associated CAS sheet. Refer to paragraph 4.3.9 for further information on CAS sheets.

## 2.4 Outputs

Senior staff initially performs this phase of preliminary planning, which provides the personnel tasking and basis for further planning. The following required outputs produced in this phase are vital inputs to the next steps in planning a construction project:

1. Project tasking letters. Refer to paragraph 2.3.2.
2. Table of organization assignments. Refer to paragraph 2.3.3. 3. Project planning milestones. Refer to paragraph 2.3.4.
4. Project scope sheet. Refer to paragraph 2.3.6. 5. Training requirements. Refer to paragraph 2.3.8.
6. Long lead items list. Refer to paragraph 2.3.9.
7. Master activities list. Refer to paragraph 2.3.10. 8. Draft Level II Gantt chart. Refer to paragraph 2.3.11. 9. Initial construction activities list. Refer to paragraph 2.3.12.
All output products should be retained and refined as necessary throughout the project planning process.



## Chapter 3 Management And Scheduling Tools 3.1 Introduction

Managers implement management and scheduling tools to facilitate mission accomplishment. Scheduling is essential in order to track project activities and manage project timelines. Before continuing to other project planning phases, managers must understand the fundamental planning and management tools. Managers employ several systems to facilitate project task management:

1. Gantt charts 2. Man-day estimating calculations 3. Critical-path Method

a. Logic networks

b. Precedence diagrams.
4. Resource leveling.

## 3.2 Gantt Charts

Managers use Gantt charts for both planning and monitoring project progress. The charts indicate if the project is ahead of, behind, or on schedule; provide resource management; and track actual WIP against planned work. A Gantt chart, similar to a synchronization matrix, is a graphic representation of task duration against time. Work activities listed vertically on the left relate to a predetermined time scale shown horizontally across the top. A bar representing each activity illustrates the start and finish time, while the length of the bar shows the activity's duration. Gantt charts are developed throughout the planning phases and updated throughout the execution phase. They are used in conjunction with a CPM diagram in order to determine the relationships between activities, whether or not activities are part of the critical path, and the effects of an incomplete activity within a scheduled timeframe. Refer to paragraph 3.4 for information on the CPM. Military engineers use three levels of Gantt charts, as shown in figure 3-1. The primary difference between each Gantt chart level is the amount of detail included, described as follows:


1. Level III. Military engineers use the Level III Gantt chart to plan, schedule, and monitor/control the
day-to-day operations of the project. A Level III chart is maintained for each project. The Level III is
similar to the Level II in format, but goes into greater detail. The horizontal timeline specifies days; the
vertical line items are construction activities for the project. The Level III provides a plan for project supervisors to accomplish project tasking. Project supervisors update the Level III Gantt chart daily. At the end of each two-week period, project supervisors plot the actual percent completed on the Level II Gantt chart. Refer to paragraph 3.7 for information on the project supervisor's input for a Level III Gantt chart.

2. Level II. Military engineers use the Level II Gantt chart for an individual project plan as well as to control
and evaluate progress. The horizontal timeline specifies weeks for the entire duration of the project; the vertical line items are master activities for individual projects and reflect allocated manpower resources. Refer to paragraph 3.9 for information on the project supervisor's input for a Level II Gantt chart.

3. Level I. Military engineers use the Level I Gantt chart as the primary management tool to integrate efforts
and manage overall unit tasking. The horizontal timeline for a Level I specifies months; the vertical line
items are individual projects and reflect total MDs planned and/or expended. Refer to paragraph 3.10 for
information on how the project manager creates the Level I Gantt chart.

## 3.3 Man-Day Estimating And Durations

Critical to project management, accurate labor requirement estimates and priority schedules necessitate attention to detail and flexibility in both planning and execution. Planning mechanisms include MD defined, MD quantity computation, MD capability computation, and other computations. The application of these planning mechanisms enables managers to better employ personnel at critical times in support of construction activities.

## 3.3.1 Man-Day Defined

An MD is a unit of work performed by one person in 8 hours. It is critically important for the military engineer to understand this definition. The MD is a set standard and does not change. Man-day hours are not the same as workday hours. The number of hours for an assigned workday may change, but an MD is always 8 hours. Based upon direct labor (DL), MD and man-hour labor estimates do not include allowances for indirect or overhead labor. A project's schedule reflects only DL MDs. Refer to NTRP 4-04.2.3/TM 3-34.41/ AFPAM 32-1000/MCRP 3-17.7M, for information on labor types.

## 3.3.2 Man-Day Quantity Computation

Military engineers use a formula to determine the number of MDs needed for a given task or work element based on the quantity of material required. The quantity of work (determined by the MTO) is divided by the unit size, multiplied by the man-hours required to complete one unit, and then divided by 8 man-hours per MD. The equation follows:
MDs = Quantity of Work/Unit Size  Man-hours Required per Unit Size/8 Man-hours per Day Refer to NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, for information on construction estimating and production rate data.

## 3.3.3 Man-Day Capability Computation

In order to calculate construction activity durations, the project supervisor must understand the MD capability computation. The MD capability (total capability) formula is as follows:

MC = DL  WD  ME  AF
where:

1. MC is the total MD capability. 2. DL is the number of direct labor personnel assigned to a project or unit. 3. WD is the number of available workdays (not calendar days). 4. ME is the man-day equivalent (the number of MDs expended in a typical workday). In other words, it is
the actual man-hours worked swinging hammers on the jobsite during a workday. Higher headquarters typically directs ME in the construction directive. To calculate the man-day equivalent, divide the length
of the workday (minus lunch, breaks, and travel time to and from the jobsite, including lunch) by 8 (the
number of hours in an MD).
5. AF is the availability factor, the amount of time a military engineer is actually on the job. The AF takes
into account that troops assigned as DL are not available 100 percent of the time. A job loses about 20 percent of the DL personnel's time to leave and liberty; paydays; inspections; quarters; medical and
dental; haircuts; military drills; watches and collateral duties. Higher headquarters provides AFs for
planning purposes. They vary between 6090 percent, depending on the situation. Typical percentages are 75 percent for main body sites and 80 percent for detachment sites. The typical percentage for contingency construction and theater engagement detachments is 90 percent. The availability factor will be adjusted by HHQ when accurate timekeeping demonstrates the need.
Military engineers also use this equation to determine the DL manning for a project/unit/detachment, with tasked MDs substituted for MD capability and the availability factor, the MD equivalent, and the number of available workdays plugged into the formula.

## 3.3.4 Other Computations

The MD capability computation also determines the duration (DUR), crew size (CS), AF, or MD equivalent for a given construction activity with the following substitutions and subsequent equations, where:

1. MD (man-day estimate) substitutes for MC (man-day capability). 2. DUR substitutes for WD (workdays, not calendar days). 3. CS substitutes for DL (direct labor).
The equation then becomes:

Appendix A Appendix A: The $\lambda$-dependence of the \(\lambda
To solve for duration:

DUR = MD/(CS  ME  AF) or DUR = MD/CS/ME/AF.
To solve for crew size:

CS = MD/(DUR  ME  AF) or CS = MD/DUR/ME/AF.
To solve for availability factor:

AF = MD/(CS  DUR  ME) or AF = MD/CS/DUR/ME.
To solve for MD equivalent:

ME = MD/(CS  DUR  AF) or ME = MD/CS/DUR/AF.
The activity duration increases with the AF included to account for time lost from the project site. The actual crew on an average day is the assigned crew multiplied by the AF. The activity duration increases or decreases based on changes made to the following:

1. Availability factor (included to account for time lost from the project site) 2. Crew size (average crew assigned) 3. Man-day equivalent (hours worked on the job swinging hammers).
When making necessary adjustments to activity durations to resource level a plan, the project supervisor must keep in mind who controls each factor and which factors require approval by HHQ. For example, a project supervisor may be able to increase the crew size to shorten duration, but not increase the length of the working hours without first getting approval from HHQ.

## 3.3.5 Production Consideration Computations

Military engineers use a multiplier/delay factor based on taking production considerations into account and applying it to the MD computation formula to adjust their original MD estimate for a given task or work element.

Refer to NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, for information on production considerations (eight elements) and how they affect labor production/work rate. A multiplier/delay factor of 1.0 does not change the MD calculation. If the multiplier/delay factor is greater than 1.0, it will increase the number of MDs required to accomplish the work element. For example, a multiplier of 1.33 might need to be applied if using other civilian estimate guides to adjust estimates to more accurately reflect MDs required for military engineers to do the same skilled labor. The equation follows:

MDs = Quantity of Work/Unit Size $\times$ Man-hours Required per Unit Size/8 Man-hours per Day $\times$ Multiplier ($\times$ 1.33)
If the multiplier/delay factor is less than 1.0, it will decrease the number of MDs required to accomplish the work element. For example, multiplier of 0.90 might need to be applied if adjusting an estimate that was based on construction in inclement weather. Since the timeframe has changed and the weather is going to be more favorable, it is estimated that a 10 percent efficiency will be gained. The equation follows:

MDs = Quantity of Work/Unit Size $\times$ Man-hours Required per Unit Size/8 Man-hours per Day $\times$ Multiplier ($\times$ 0.90)

## 3.4 Critical-Path Method

The critical-path method is a planning and control technique that overcomes the disadvantages of using only a Gantt chart and provides an accurate, timely, and easily understood picture of the project. The CPM is comprised of two products: a logic network and a precedence diagram. With this additional information, the manager plans, schedules, and controls the project more easily. Used together, the Gantt chart and the CPM provide the manager with all the critical information necessary to accomplish the task. Development of a CPM schedule involves continual refinement as the manager makes decisions and incorporates changes during the plan of action development. Refer to paragraph 3.5 for additional information on a logic network and to paragraph 3.6 for a precedence diagram.

## 3.4.1 Uses Of The Critical-Path Method

The CPM requires a formal, detailed investigation into all identifiable tasks that constitute a project. This means that the manager must envision the project from start to finish as well as estimate time and resource requirements for each task. Refer to paragraph 4.3.2 for estimating information. The CPM can be used to accomplish construction and combat tasks at any level of management from the engineer squad to the engineer brigade/regiment. A squad leader needs to have a basic knowledge of CPM for two primary reasons:

1. Engineer Tasks. As a member of a larger work element, the squad leader is responsible for assigned tasks
within the CPM network. A leader's knowledge of CPM results in a better understanding of the critical
nature of the tasks in relation to the total project, which better prepares the squad to accomplish these
tasks.
2. Combat Tasks. A squad may be attached to a maneuver element if required by the tactical situation.
Therefore, the squad leader becomes an independent manager of personnel, material, and equipment and
must now plan, schedule, and control these assets. Normally, the squad leader does not require a formal
portrayal of the CPM, but the basis for CPM becomes a valuable tool for the squad leader to accomplish combat tasks.

## 3.4.2 Limitations/Advantages Of The Critical-Path Method

The CPM is not a cure-all for engineer problems. It does not make decisions for the manager, nor can it contribute anything tangible to the actual construction. However, the CPM assists the manager in planning, scheduling, and controlling the project. Use of the CPM provides the following advantages:

1. It reduces the risk of overlooking essential tasks and provides a blueprint for long-range planning and
coordination of the project.
2. It depicts the logical relationships between activities in a project, which is especially helpful if a new
manager takes over the project.
3. It draws the manager's attention to the identified critical tasks. 4. It generates project information that the manager uses to make rational and timely decisions should
complications develop.
5. It enables the manager to easily determine the necessary resources for project completion and the resource
availability timeline.
6. It allows the manager to quickly determine what additional resources are necessary for project completion
earlier than originally planned.
7. It provides feedback on a finished project, which allows the manager to improve techniques and assure
the best use of resources on future projects.
Although military services use the CPM similarly, different procedures embedded in the culture of each military service occur throughout each training curriculum. For this reason, appendixes C and D present alternate CPM procedures.

## 3.5 Logic Network

The project supervisor and assigned crew leaders construct a logic network that graphically illustrates the construction activity sequence from start to finish as well as the interdependencies among activities. Creation of the logic network during the project breakdown into construction activities ensures that no work items are overlooked. The project supervisor uses the initial list of construction activities as a starting point for the network. Refer to paragraph 2.3.12 for initial construction activities. Refer to paragraphs C.2 thru C.2.4 for alternate logic network procedures. At this point, construction activity durations or crew sizes are immaterial. The pertinent concerns are identification of all required activities, sequence of work, and the relationships between activities. Although any basic diagramming technique can be used to develop the logic network, the recommended technique is to label pieces of paper with each activity name, place the labels in the sequence of construction on a roll of paper, tape the labels in place, and draw dependencies as required. The project supervisor creates the network, assigns activity numbers (refer to paragraph 2.3.12.2), and produces the initial construction activities list document (refer to figure 2-15). Figure 3-2 illustrates a logic network in which each activity is represented by a rectangle (also known as a node), and the relationship between two or more activities is shown by a connecting arrow. Each activity is placed into a time segment of no specific duration. Activities Prefab (prefabricate) Forms and Set Rebar (reinforcing bar) cannot start until completion of activity Move-in, activity Set Forms cannot start until completion of activity Prefab Forms, and activity Place Concrete cannot start until completion of activities Set Rebar and Set Forms. This logic network example is simplified for clarity.

## 3.6 Precedence Diagram

The precedence diagram's primary purpose is to show overall project duration and to identify the critical path. The critical path represents the group of construction activities that must be started on time and completed within the duration in order to finish the project by the scheduled completion date. Paragraphs 3.6.1 thru 3.6.4 discuss the CPM precedence diagram procedures. Refer to paragraphs C.3 thru C.5 for alternate CPM procedures.

## 3.6.1 Activity Durations And Resources

The logic network is constructed without regard to duration of activities or availability of required resources.

However, precedence diagram development depends upon an accurate estimate of time and resources. The manager determines these times and resources for each construction activity using the estimating procedure discussed in chapter 4. Estimating data of durations and crew sizes forms the basis for calculating early and late event times, determining critical activities, tabulating activity times, and scheduling. Thus, CPM time analysis output depends upon estimating input. If an estimate changes because of new information or experience, the estimator uses the new data to update the time analysis. A time analysis based on outdated estimates is useless. Inputs necessary to the precedence diagram include the following:

1. Numbered activity list 2. Logic network diagram
3. Summary of activity durations.

## 3.6.2 The Activity Block

Each node of the logic network takes the form of an activity block during precedence diagram development. The activity block includes information as illustrated in figure 3-3. Appendices C and D present the USA/USMC version of the activity block and the USA/USMC methodology for conducting CPM and scheduling procedures.

The CAS sheets completed during the estimating process provide the required resource information and activity duration times. Refer to chapter 4 for additional information on estimating and CAS sheets. The event-time numbers shown in the activity blocks represent the end of the time period. Thus, a start or finish time of day 5 indicates the end of the fifth day or the beginning of the sixth day. The manager uses activity block information to calculate the critical path through the forward pass and backward pass methods.

## 3.6.3 Calculation Procedure

After establishing the initial precedence diagram, the manager calculates the earliest and latest times at which activities occur without violating the network logic or increasing the project's overall duration. This calculation provides the manager with a timeframe for each activity. Inability to complete each activity within its timeframe causes activity, task, or project delay. From this process, the manager easily identifies which tasks must be critically managed to ensure a minimized project duration. The process to determine early times, late times, and floats consists of three essential, sequential steps:

1. Forward pass 2. Backward pass 3. Total float (TF), free float (FF), and critical path.
Military engineers primarily use finish-to-start logic to calculate project duration. Refer to paragraph 3.6.4 for additional information on logic. Figure 3-4 provides an example for paragraphs 3.6.3.1 thru 3.6.3.5.

## 3.6.3.1 Forward Pass

The first step, the forward pass, determines the early start (ES) and early finish (EF). The manager begins with the first activity and plugs in a zero for its ES day (project workday). By adding the duration of that activity to the ES
day, the manager computes the EF day. The EF day for an activity plus lag, if any, becomes the ES day for the next activity. Figure 3-4 shows that activity 03 10 10 has 2 preceding (predecessor) activities (03 10 00 and 31 20 20); the larger of the EF times (11 vice 10) plus lag determines the ES of the follow-on activity. There is zero lag. Lag times are mandatory wait times between activities. A common example is concrete cure time where the lag is several days to several weeks after placing concrete before the crew can strip the forms. The following equations compute the EF and ES in the precedence diagram:
(Within the activity) ES + DUR = EF (Between activities) * EF + Lag (if any) = ES (next activity) (With two or more predecessors, use the larger of the EF plus lag.)

## Note

Equations marked with an asterisk (*) change for other types of logic.

The forward pass demonstrates that the early start and finish days for any activity depend upon the number and duration of the activities which must be completed prior to that activity starting.

## 3.6.3.2 Backward Pass

In the second step, the backward pass determines the late start (LS) times. The manager begins with the last activity and makes the late finish (LF) day the same day as the EF day. By subtracting the duration from the LF day, the manager computes the LS day. The LS day minus lag, if any, becomes the LF day for the preceding activity. Figure 3-4 shows that activity 31 20 20 has 2 follow-on (successor) activities (03 10 10 and 03 20 10);
the smaller of the LS (11 vice 12) minus lag determines the LF for the preceding activity. The two equations below compute the LS and LF in the precedence diagram:
(Within the activity) LF  DUR = LS
(Between activities)
* LS  Lag (if any) = LF (preceding activity). (With two or more successors, use the smaller of the late start minus lag.)

## Note

Numbers are rounded up. Be aware that not all computer software programs round off, which may create different outcomes.

## 3.6.3.3 Critical Activities And The Critical Path

A critical activity, if delayed by any amount of time, delays the entire project's completion by the same amount of time. Critical activities, when linked together, always form a critical path along arrows from the start activity to the finish activity. The critical path focuses management attention on those activities which must not slip. The critical path as illustrated in figure 3-4 is 01 70 00, 31 20 20, 03 20 10, and 03 30 10. The precedence diagram identifies a critical activity through application of the following rules:

1. The ES time for a particular activity is the same as the LS time.
2. The EF time for a particular activity is the same as the LF time. 3. The ES or LS added to the duration of the activity results in the EF or LF.
Managers use double slash lines, bold lines, or highlighted color to indicate the critical path on the precedence diagram. Any activity node not on the critical path will contain some float. Float is extra time available to complete an activity beyond the activity's actual duration such as having 6 days available to do 4 days of work. It is the scheduling leeway. No activities on the critical path have float. The critical path may branch out or come back together at any point. A precedence diagram always has at least one critical path. All critical paths are continuous; any critical path that does not begin at the start node and end at the finish node indicates a logic mistake.

## 3.6.3.4 Total Float

Total float is the number of days an activity can be delayed without delaying the project completion date. In the example, activity 03 10 00 could finish as early as day 10 or as late as day 12. The 2 days of leeway in completing activity 03 10 00 anytime between day 10 and day 12 is called total float. Therefore, activity 03 10 00 has 2 days of TF. Managers compute TF by subtracting the EF day from the LF day (or the ES day from the LS day). Both calculations should be done in order to check for mathematical errors. Calculate TF on a forward pass. The following equation computes the TF in the precedence diagram:

TF = LS  ES or LF  EF.

## 3.6.3.5 Free Float

Free float is the number of days an activity can be delayed without reducing float from the follow-on activity by delaying its ES date. Managers calculate the FF for an activity by subtracting its lag and EF from the ES for the next activity (successor). Free float calculation always uses the early days and occurs on a backward pass.

In the example, computation of the FF for activity 03 10 00 requires subtracting any lag between 03 10 00 and 03 10 10 (zero) and the EF for activity 03 10 00 (10) from the ES for activity 03 10 10 (11):

(11  0  10 = 1).
Free float for activity 03 10 00 is 1 day. Delaying activity 03 10 00 by 1 day will not delay activity 03 10 10 from its ES date. Delaying activity 03 10 00 by 2 days will delay the start of activity 03 10 10 until day 12 and will reduce the float for activity 03 10 00 by 1 day (to zero, in this case). Delaying activity 03 10 00 by more than 2 days will delay the project completion date, as 03 10 00 has only 2 days of TF. The following equation computes the FF throughout the precedence diagram illustrated in figure 3-4.

* FF = ES (next activity)  Lag (if any)  EF.

(With two or more successors, use the smaller of the ES  lag  EF.)

## 3.6.4 Different Logic Types

Finish-to-start logic is the most common logic type used by military engineers. It calculates the longest total project duration based on the logic that an activity has to finish before the following activity can start. The following three types of logic relationships are also used by military engineers:


1. Start-to-Start Logic. The start of the second activity depends upon the start of the first activity.

2. Finish-to-Finish Logic. The finish of the second activity depends upon the finish of the first activity.

3. Start-to-Finish Logic. The second activity cannot be completed until the first one starts. For example,
engineers cannot cut off temporary power until they turn on a permanent electrical system.
Figure 3-5 illustrates the four logic types. Managers use the start-to-start and finish-to-finish logic to compress
(shorten) the schedule. This compression occurs in the execution phase of the project to catch up if the project falls behind schedule. A repetitive project, such as roadway or pipeline construction, also benefits from this compression. Refer to paragraph C.7.3 for additional information on redefined logic.



## 3.6.4.1 Start-To-Start Logic Equations

Start-to-start logic equations follow: Forward Pass ES + DUR = EF ES + Lag = ES (next activity) Backward Pass LF  DUR = LS LS  Lag = LS (preceding activity) Total Float TF = LS  ES or LF  EF
Free Float FF = ES (next activity)  Lag  ES.

## 3.6.4.2 Finish-To-Finish Logic Equations

Finish-to-finish logic equations follow: Forward Pass ES + DUR = EF EF + Lag = EF (next activity) Backward Pass LF  DUR = LS LF  Lag = LF (preceding activity) Total Float TF = LS  ES or LF  EF
Free Float FF = EF (next activity)  Lag  EF.

## 3.7 Level Iii Gantt Chart

The manager next constructs an activity schedule, taking information from the precedence diagram to create a Level III Gantt chart. A tool to manage resources and schedule activities, the Level III Gantt chart may be drawn manually or computer software-generated. Refer to paragraph C.6 for an alternate activity scheduling procedure known as the ES schedule. The two steps used to create a Level III Gantt chart follow:


1. List each construction activity in order by its ES date.

2. Mark on the schedule each activity's timeframe. Scheduling each activity on the earliest possible day
yields the early start Level III Gantt chart.

## The Time Scale Stretches From The First Workday Of The Project To The Last Workday, As Discussed In Paragraph 3.2.

A bar represents the start date, finish date, and duration of each construction activity, as illustrated in figure 3-6. Managers establish the baseline start and finish dates prior to the start of the activity; a "piston" inside of the bar represents the actual start and forecast finish dates. If the activity starts on its ES date, the actual start and the baseline start remain in place. If the activity starts earlier or later than scheduled, the piston slides to the actual start date. As the activity progresses, the manager shades in the piston to represent percent complete or WIP. The series of dots shown after the bar represents TF.

A histogram may be manually added to the bottom of the Level III Gantt chart, as illustrated in figure 3-8. Some computer software programs also create the histogram. A histogram is used to show required resources as assigned by the user. Line items represent labor categories, equipment, and any other constrained item. Managers list the required resource totals for each day by column, each resource computed separately.

In the example shown in figure 3-8, scheduled labor requirement totals for each day contrast to available resources (crew size is seven). Requirements often exceed available resources for a given day, so managers must delay (reschedule using float time) selected activities to spread the requirements across the project timeframe and within the available resources.

## 3.8 Resource Leveling

Project supervisors have two primary goals:

1. Keep assigned troops gainfully employed every day.
2. Keep the work on schedule.
When daily equipment and personnel requirements exceed availability, the manager must resource-level requirements. Resource leveling involves shifting construction activity schedules to spread requirements across the timeframe of the project, while at the same time avoiding overall project duration delay. Rescheduling activities may result in additional critical activities and less available float for some activities within the schedule.

Refer to appendix D for an alternative method for resource-constraining procedures.

## 3.8.1 Sample Level Iii Gantt Chart Ready For Resource Leveling

The primary objective of resource leveling is to schedule the noncritical work to coincide with personnel or equipment availability. Figure 3-8 illustrates a Level III Gantt chart used as a resource leveling sample problem, with application of the following information:

1. A portion of the first 2 months of a project's Level III Gantt chart is illustrated in figure 3-8.
2. Construction activities are sorted by ES date. 3. A crew of seven troops is available for the project duration.
The labor requirements summarized in the histogram are the total requirements needed if each activity starts on its ES date. The labor requirement as scheduled frequently exceeds or falls short of the available labor. Information for the resource-leveling process draws from the precedence diagram, CAS sheets, and an activity summary sheet sorted by construction activity number. The activity summary sheet should contain the following information for each activity: CS, TF, baseline duration, and estimated MDs.

## 3.8.2 Resource Leveling Example Problem

The sample problem requires labor resource leveling in order to put seven people to work each day. Rates do not matter at this point. Resource leveling by rate follows the same process.

The first step is identification of daily critical-path labor requirements, listed in the critical resources row at the bottom of the histogram illustrated in figure 3-9. As shown, the critical path alone will not keep the entire crew busy. The start of noncritical activities shown on their ES dates needs to be delayed until availability of sufficient numbers of workers. The manager should always schedule the start of any delayed noncritical activities to coincide with available personnel (days where total resource required at the bottom of the page is less than seven). The Level III Gantt chart is manually resource-leveled. Working from the top to the bottom, the manager uses the following four steps to schedule activities:

1. Find the activity with the least amount of TF.
2. Find the first available dates with available resources. 3. Mark the dates to schedule the activity. 4. Update the resources on the histogram at the bottom of the page.
Refer to the Level III Gantt chart in figure 3-10 for the resource leveling example below.

On the left side of the page, activity 33 10 00 is the first activity with the least amount of TF (1 day). Its ES date is June 2 and its duration is 3 days. The number of scheduled personnel for critical activities on these dates is 2, scheduled to work on critical activity 33 10 10. Since available crew number 7, the project manager marks activity
33 10 10 to start on its ES date and updates the resources on the histogram to 4 total. An activity does not move unless it must. If activity 33 10 00 moves 1 day, it becomes critical because it has 1 day only of TF. If it moves more than 1 day, it extends the project completion date. The next activity with the least amount of TF, activity 33 10 20, also has 1 day of TF. Because June 11 has only 2 people working a critical activity, the project manager schedules activity 33 10 20 on its ES date. This brings the total resources on the histogram to four. No other activities show 1 day only of float. From the top of the page again, the next activity with the least amount of TF is activity 03 10 00 (5 days). The project manager schedules it on its ES date and repeats the process for activity 03 20 00. Now the first four project days are at the maximum crew size (seven). Activities 31 20 20, 03 10 30, 03 10 40, 03 20 20, and 22 10 00 have start days during this timeframe. This means that they cannot start on their ES dates and must be moved. The project manager cannot move an activity without consulting the precedence network to see if any other activities must move with it. Activity 03 10 30 has the next least amount of TF. The precedence diagram shows that activity 03 30 10 is dependent on 03 10 30, so if activity 03 10 30 moves, activity 03 30 10 must move at least the same amount. The first available days to schedule activity 03 10 30 are May 21 thru 24. The first available day to start activity 03 30 10 after activity 03 10 30 is the following day, May 25. The next activity moved is activity 03 10 40, now scheduled for May 23 thru June 8. This process continues through the rest of the project schedule.

## Note

Do not move activities unless necessary.

At the end of the resource-leveling process, the total resources show the project manager where to adjust the project. On May 21, the project has 6 people scheduled. On May 26, the project has 5 people scheduled. Activity
31 20 20 (Excavate Septic Tank) could have been completed during this time, but activity 22 10 00 (Install Septic Tank) could not start until June 9. Since it is not practical to dig a hole and leave it empty for 2 weeks, activity
31 20 20 stays as scheduled. The manager enters the new dates once all the activities are scheduled, creating a new Level III Gantt chart and then determines crew rate/trade makeup. Figure 3-10 shows that May 24 requires 7 builders. The activities during this timeframe, 03 10 30 (Prefab Lintel Forms), 03 10 40 (Prefab Forms Beams\Canopy), and 01 70 10 (Layout Building), require 3 skilled builders (1 on each activity), and the 4 other resources needed could be other crew not scheduled to work at this time. Another option is to move activity 03 10 30 ahead a few days to take advantage of float. This brings the requirement down to two skilled builders. On May 25, the project needs 5 skilled builders. The activities during this timeframe, 03 10 40 and 03 20 10, require 2 skilled builders, and the 3 other resources could be other crew. The manager enters all crew makeup changes and final start dates into the computer software program and then prints out a new Level III Gantt chart.

## 3.9 Level Ii Gantt Chart

The Level II Gantt chart is created using information derived from the Level III Gantt chart. After resource leveling, the manager prints a Level III Gantt chart with construction activities sorted by activity number rather than ES date, which makes the transfer of information to the Level II Gantt chart easier. The CAS sheets, or CAS report, provide the necessary MD estimate for each activity. Figure 3-11 illustrates a Level III Gantt chart after resource leveling. This figure represents only a portion of the complete Level III, but it provides clarity for Step 1 below. Paragraphs 3.9.1 thru 3.9.7 discuss the seven-step process to develop a Level II Gantt chart. Refer to
figure 3-12 for clarity on Steps 2 thru 7.

## 3.9.1 Step 1

1. Calculate the estimated MDs per reporting period (normally 1 week) by MA from the project's Level III
Gantt chart, then transfer that information to the project's Level II Gantt chart.
2. Draw in heavy horizontal lines to distinguish each MA and heavy vertical lines to distinguish each work
week.
3. Next, write in the number of estimated MDs to the left or right side of the bar representing each activity.
Where an activity is split between weeks, prorate the MDs between the weeks. Subtract any nonworkdays in the week period for an accurate accounting of duration and then divide the total construction
activity MDs by the number of days duration to produce the MDs per day for the activity. Multiply this
number by the number of workdays in the week, and round up or down as needed to produce the activity MD total equal to the estimated MD total.
For example, activity 03 10 30 is estimated at 5 MDs (refer to figure 3-11). The date line shows that this activity spans 4 days of duration, but also that May 23 is a non-workday. This changes the duration from 4 days to 3 days. Dividing 5 MDs by 3 duration days produces 1.67. This number is then multiplied by the number of days in each week: 2 days to the left of the vertical week line equals 3.34 MDs, and 1 day to the right of the vertical week line equals 1.67. Rounding these numbers to 3 MDs and 2 MDs, respectively, equals a total of 5 MDs.

4. Finally, total the MDs per week for each MA, and total the estimated MDs for all construction activities
in each MA. The circled numbers in figure 3-11 represent these totals.
5. Transfer the information from the Level III Gantt chart to the Level II Gantt chart, as illustrated in
figure 3-12. This figure is an example for the remaining steps in this process. The Level II Gantt chart format lists MA numbers and titles in the left columns and the last workday of every two-week period of the entire project across the top for a timeline. The project's Level III Gantt chart provides these dates.

## 3.9.2 Step 2

1. Transfer the MDs per time period for each MA from the Level III Gantt chart (refer to the circled
numbers in figure 3-11) to the project's Level II Gantt chart.
For example, MA 03 has 20 MDs scheduled for the period ending May 22 and 24 + 17 MDs, totaling 41 MDs, scheduled for the period ending June 5. This process continues through the end of the Level III
for all construction activities under MA 03. On the Level II, draw a horizontal bar or shade in each period that shows work (e.g., the periods ending on May 22 and June 5), and put the MDs scheduled for each period above the bar. Time periods with no scheduled work remain blank.

2. Repeat this process for each MA until the MDs per time period are all recorded on the Level II Gantt
chart.

## 3.9.3 Step 3

1. Add the total MDs scheduled for each construction activity on the Level III to compute a total for that
group's MA.
2. Place this number in the MDs Tasked column on the Level II Gantt chart. For example:
a. Master activity 03 (refer to figure 3-11) lists a total of 140 MDs
(8 + 11 + 3 + 5 + 32 + 25 + 3 + 2 + 7 + 4 + 7 + 7 + 5 + 2 + 5 + 14).
b. Master activity 04 lists a total of 32 MDs. Repeat this process for each MA.

## 3.9.4 Step 4

1. Total the master activity MDs for the project by adding up the MDs Tasked column on the Level II Gantt
chart. The total for this example is 452.
2. Place this number at the bottom of the MDs Tasked column and on the MD Total Project line at the top of
the Level II Gantt chart.

## 3.9.5 Step 5

1. To determine the weighted percent by MA, divide the master activity MD estimate by the total project
MD estimate, expressed as a percentage (multiplied by 100). For example:
a. Master activity 01 has 20 MDs total: 20/452  100 = 4 percent (round off to the nearest whole number).
b. Master activity 03 has 140 MDs total: 140/452 = 31 percent.
2. Repeat this process for each MA.

3. Total the Weighted Percent column when each MA is done. This total must equal 100. If it does not, add
to or subtract from the highest weighted percent to reach 100. For example:
The total of the Weighted Percent column, with MA 03 percent rounded up, totals 101. 140/452  100 = 30.9. Rounding down rather than up changes MA 03's weighted percent to 30 vice 31, so the column total equals 100.

## 3.9.6 Step 6

1. Calculate MDs scheduled for each two-week period. 2. Total the MDs scheduled for each two-week period at the bottom of each column in the Estimated MDs
per Period row at the bottom of the Level II Gantt chart. For example:
For the period ending May 22, 6 + 20 + 7 = 33 MDs.

3. Repeat this process for each work time period column.
The Estimated MDs Cumulative row equals the MDs scheduled for each two-week period added to all previous MDs scheduled. For example:

a. The first two-week period is 33 MDs. b. The second two-week period is 87 MDs (33 + 54). c. The third two-week period is 149 MDs (87 + 62).
The last number in this row should equal the MDs Total Project estimate (452). If it does not, recalculate to find the math error.

## 3.9.7 Step 7

1. Calculate the scheduled percent complete curve. The Estimated Percent Complete row equals the
cumulative MDs scheduled that period divided by the MDs Total Project, expressed as a percent (multiplied by 100). For example:
a. For the period ending May 22, 33/452  100 = 7 percent.
b. For the period ending June 5, 87/452  100 = 19 percent (round off to the nearest whole number).
2. Plot the scheduled percent complete at the end of each two-week period against the percentage scale on
the right of the Level II Gantt chart.
3. Find the percent scheduled for each two-week period and place a dot on the vertical line at the end of that
two-week period.
4. Connect the dots to complete the scheduled percent complete curve.

## 3.10 Level I Gantt Chart/Synchronization Matrix

Military engineers use the Level I Gantt chart (also known as a synchronization matrix) as the primary management tool to integrate efforts and manage overall unit tasking. The horizontal timeline for a Level I specifies months; the vertical line items are individual projects and reflect total MDs planned and/or expended.

The project manager creates the Level I Gantt chart in a process similar to the Level II Gantt chart, using information derived from Level II Gantt charts and project SITREPs. Figure 3-13 illustrates an unconstrained example of a Level I Gantt chart. Figure 3-14 illustrates a Level I Gantt chart resource-leveling first attempt example. Figure 3-15 illustrates a Level I Gantt chart resource-leveling second attempt example.

## Chapter 4 Detailed Project Planning 4.1 Introduction

Effective project planning is essential to successful project execution. Project Phase 2 is designed for managers to develop the construction plan. This plan consists of an accurate construction estimate comprising the tools, equipment, materials, and personnel required for each construction activity. It includes a schedule for the entire construction project and a plan for monitoring and controlling construction. Planning actions include the creation or validation of a BOM; the completion of product and resource-leveling schedules; CAS sheet development; and the preparation and distribution of QC, safety, and environmental protection plans through the chain of command for review. This phase ends upon project package consolidation and readiness for the approval process.

## 4.2 Inputs

Detailed planning and estimating requires the following essential items before development can begin:

1. Construction directive (includes the commander's intent)
2. Project plans 3. Project specifications 4. Unit execution calendar 5. Table of organization 6. Project planning milestones
7. Submittal register.
Other value-added planning inputs include:

1. Bill of materials (if available) 2. Project tasking letters 3. Project scope sheet 4. Master activities listing 5. Training requirements plan 6. Long lead items listing 7. Draft Level II Gantt chart 8. Initial construction activities list.

## 4.3 Process

Managers develop the construction plan using, at a minimum, the required essential inputs. Managers consider two fundamental questions:

1. How to accomplish the project tasking? 2. What is needed to accomplish project tasking?
The answers to these questions form the foundation of construction plan development.

## 4.3.1 Conduct A Site Visit

A project site visit verifies existing conditions as represented on construction site plans. Since detailed planning yields a significant number of questions that are typically resolved during a preconstruction site visit, it is important for the project supervisor to document the information requirements and assumptions in a checklist format so the site visitor can address specific concerns. A project manager from the unit or HHQ often conducts the site visit. If the situation allows and if time and resources are available, it can be beneficial to include project supervisors and sometimes crew leaders in the site visit. Figure 4-2 illustrates a sample project site visit summary form.

## Project Site Visit Summary

____________________________________________________________________________________ ____________________________________________________________________________________
YES
NO
Obtained copy of onsite battalion's project package?


Obtained copies of management tools now in use?


Obtained status of required project submittals?


Is project to be worked during turnover?


Will all project material be returned to MLO for turnover?


Which items will not be returned? _________________________________________________________ ____________________________________________________________________________________ ____________________________________________________________________________________ Obtained copies of the following missing documents:
NOT MISSING


Project Plans


Project Specifications


Project BOM


Obtained copies of local forms, instructions, and required procedures?


Are the following permits required for construction?


Excavation Permit


Utility Outage Permit


Burning Permit


Hauling Permit


Other Permits _________________________________________________________________

CONUS
LOCAL
Percentage of materials on hand:


Estimated percentage at turnover:


What special skills are required? __________________________________________________________
Legend: CONUS
continental United States

Should it not be feasible to conduct a preconstruction site visit, managers must use available resources to obtain as much information as possible about the physical location of the project. Following through on RFIs, conducting map searches, and contacting on-site personnel are all actions that help mitigate the unknown and reduce risk.

Jobsite layout is a primary consideration for a preconstruction site visit. Prepare a sketch of the site and compare it to the site plan provided in the plans. Consider orientation and space availability for the layout of construction materials, equipment, and other needs of the construction effort beyond the actual siting of the facility to be built.

Refer to paragraph 6.2 for jobsite layout objectives and checklist.

## 4.3.2 Develop A Construction Estimate

Managers use project construction estimates to support construction project planning. Project supervisors and assigned crew leaders break down a project into logical, sequenced construction activities. Estimators create detailed material, equipment, and labor estimates for each individual construction activity and then summarize them into an overall project estimate. Estimators also create shop drawings as required. The estimating worksheets generated during this process become part of the project package and provide the material, equipment, and labor information used by project supervisors to develop CAS sheets that provide the basis for project schedule management. The project supervisor and assigned crew leaders determine the construction methods used or they create and document a set of assumptions in order to accurately identify the resources required to complete each construction activity. The choice of construction method will affect the amount of materials, types of equipment and tools, safety gear, and labor requirements. Discussion of construction estimating is beyond the scope of this publication. Refer to NTRP 4-04.2.3/TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, for further information on components of a project estimate and MTO procedures.

## 4.3.3 Develop A Bill Of Materials

The BOM is the official record of the project material requirements. The project supervisor is responsible to ensure that all required costs for project completion are included on the BOM. Bill of materials items include construction materials, equipment rental or purchase of special tools and safety items not organic to an engineering unit's table of allowance (TOA)/table of equipment, and subcontractors or contracted technical assistance for work such as balancing an HVAC system or certifying a fire alarm system. It is vital to verify that a BOM received from HHQ or another source has everything required and in the correct quantities, as identified in the construction estimate during the MTO process, for project construction. Refer to figure 4-3 for a typical BOM
form. Refer to the unit's logistic SOP for an explanation of acronyms on this form. The project supervisor follows three steps to ensure identification and inclusion of all items on the project's BOM:

1. The project supervisor compares the original BOM to the MTO from the construction estimate using the
BOM/MTO comparison worksheet form illustrated in figure 4-4.
2. The project supervisor documents and justifies any additional items to be added to the BOM using the
add-on/reorder justification form illustrated in figure 4-5. This form is routed to the operations officer for
approval per engineering unit SOP.
3. The operations officer approves the add-on/reorder items and submits them to the logistics organization
using the BOM add-on/reorder form. Refer to figure 4-6 for a typical BOM add-on/reorder form.

## 4.3.4 Develop A Logic Network

The project supervisor develops a logic network using the initial list of construction activities developed in paragraph 2.3.12 as a starting point. The logic network, especially in a large, complicated project, ensures the identification of all construction activities for estimating as well as the interdependencies among activities. The project supervisor must identify the interdependencies of activities before creating a precedence diagram. Refer to paragraph 3.5 for information on how to develop a logic network.

## 4.3.5 Develop A Precedence Diagram

The project supervisor develops a precedence diagram using the logic network and data from the labor estimate developed for each construction activity. The project supervisor determines duration and crew size based on the labor estimate using the calculations discussed in paragraph 3.3.4. Refer to paragraph 3.6 for information on how to develop a precedence diagram.

## 4.3.6 Develop A Level Iii Gantt Chart

The project supervisor develops an activity schedule known as a Level III Gantt chart as illustrated in figure 3-8. At this stage, the Level III functions as a planning support tool. Later, during project execution, the Level III
becomes the project supervisor's primary scheduling tool to track the project's daily progress and to schedule and manage resources (e.g., labor, equipment use, inspection requirements, material deliveries). Refer to paragraph
6.3 for information on how to use the Level III Gantt chart as a scheduling tool. During the detailed project planning phase, the project supervisor uses the Level III to resource-level requirements to match constrained resources, to compress the schedule to match a desired completion date, or to justify additional resources. Refer to paragraph 3.7 for information on how to develop a Level III Gantt chart and to paragraph 3.8 for information on how to resource level using a Level III Gantt chart.

## 4.3.7 Determine 30/60/90-Day Material Requirements

The project supervisor identifies materials (by BOM line item number) that will be required during the first
30, 60, and 90 days of the project. To identify scheduled activities and their material requirements, the project supervisor uses the Level III Gantt chart and the corresponding CAS sheets and estimating worksheets as planning support tools. A list of required materials is typically submitted through the chain of command to the operations officer for review no later than 2 12 months prior to the project start date. Operations forwards the
30/60/90-day material requirements list to the supporting logistics organization and copies the HHQ project support office no later than 2 months prior to the project start date. Figure 4-7 illustrates a typical 30/60/90-day material list form.

## 4.3.8 Prepare Submittals

The project supervisor provides submittals as directed by the project manager and the QC manager. A submittal includes the manufacturer's information, shop drawings, samples, other descriptive literature, information for required materials, and construction methods and plans used in the project execution. Refer to paragraph 9.4.11 for further information on submittal guidance and procedures.

## 4.3.9 Prepare Construction Activity Summary Sheets

The project supervisor and assigned crew leaders create and maintain CAS sheets throughout the duration of the project. A project supervisor is responsible to ensure the identification of all required resources for each activity and to list them on the activity's corresponding CAS sheet. Construction activity summary sheets are a primary planning support and scheduling tool for the project supervisor. Refer to paragraph 6.3 for information on how to use CAS sheets as a scheduling tool to drive project execution. During the detailed planning phase, the project supervisor develops CAS sheets as the central depository of information for each construction activity after the unit's approving authority approves the list of construction activities for a project. Refer to figure 4-8 for a CAS sheet form. The CAS sheet titles and numbers parallel the corresponding construction activity names and numbers.

## 30/60/90-Day Material List

| Project Number:___________________                                                    | Project Title:_______________________________________    |
|---------------------------------------------------------------------------------------|----------------------------------------------------------|
| Prepared by: ___________________________________________________Page_______of________ |                                                          |
| RDD                                                                                   | STATUS                                                   |
| MTO/BOM                                                                               |                                                          |
| NUMBER                                                                                |                                                          |
| LINE                                                                                  |                                                          |
| ITEM                                                                                  |                                                          |
| NUMBER                                                                                |                                                          |
| DESCRIPTION                                                                           | QTY                                                      |
| UNIT                                                                                  |                                                          |
| OF                                                                                    |                                                          |
| ISSUE                                                                                 |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |
|                                                                                       |                                                          |

Note: Indicate, by circling above, whether 30-, 60-, or 90-day list. Legend: RDD
required delivery date

## Construction Activity Summary (Cas) Sheet

Master Activity Number: _________
CAS Sheet Title: _______________________________________ CAS Sheet Number: ______________ Baseline Start: ________________
Baseline Finish:  _______________
Actual Start: __________________
Actual Finish:  _________________
Duration Estimated: ____________
Duration Actual:  _______________
Man-day Estimated: ____________
Man-day Actual: _______________
Availability Factor: _____________
Man-day Equivalent:  ___________
Description of Work: ___________________________________________________________________ ____________________________________________________________________________________
Method of Construction/Assumptions:______________________________________________________ ____________________________________________________________________________________ Prepared by: _______________________________  Checked by: _______________________________ Work Elements:
Reference
Table/Code
Description
Unit of
Measure
Quantity of
Work
Delay Factor/
Multiplier


Labor Resources:
Rate
Skill/Remarks
QTY

Rate
Skill/Remarks
QTY


Tool/Equipment Resources:
Number
Description
QTY

Number
Description
QTY

## Construction Activity Summary (Cas) Sheet (Continued)

| CAS Sheet Title: ___________________________                                          | CAS Sheet Number: ____________    |
|---------------------------------------------------------------------------------------|-----------------------------------|
| Material Resources:                                                                   |                                   |
| BOM Line Item                                                                         | Description                       |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
| Quality Control Plan:                                                                 |                                   |
| QC Requirement                                                                        | Specification Reference           |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
| Safety Plan:                                                                          |                                   |
| Safety Hazard                                                                         | Reference/Page Number             |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
| Environmental Protection Plan:                                                        |                                   |
| Environmental Hazard                                                                  | Reference/Page Number             |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
|                                                                                       |                                   |
| Comments Continued: _________________________________________________________________ |                                   |
| ____________________________________________________________________________________  |                                   |
| ____________________________________________________________________________________  |                                   |
| Legend:                                                                               |                                   |
| LL                                                                                    | long lead item                    |
| RAC                                                                                   | risk assessment code              |

The project supervisor and assigned crew leaders must accurately document everything relevant to an activity (e.g., assumptions; calculations pertaining to MDs, durations, tools, and equipment; plan formation; notes;
significant events). Attach additional documents to the back of the CAS sheet, if necessary. The Level III Gantt chart provides each activity's scheduled start and finish dates, which the project supervisor adds to the CAS sheet.

This ties the resources to the schedule and allows the project supervisor to monitor any actions required to track or request resources on the CAS sheets. The following information is documented on CAS sheets:

1. Work Elements. Managers determine work elements during the project estimating process. Refer to
paragraph 2.3.13 for further information on construction work elements.
2. Labor Resources. Managers initially identify the labor resources for each project during the project
estimating process. The project supervisor refines crew and skill requirements on a histogram (also known as a resource use chart as illustrated in figure 3-8) through the scheduling and resource-leveling
process as part of Level III Gantt chart development. Labor histograms are forwarded to unit operations via the lead element's project manager for unit-wide resource leveling. Refer to paragraph 3.8 for further
information on resource leveling. Refer to chapter 5 for further information on the unit resource-leveling process.
3. Tool and Equipment Resources. Managers determine tool and equipment resources during the project
estimating process. They schedule tool and equipment requirements on a histogram after project resource-leveling completion similarly to labor skill requirements. The project supervisor consolidates
tool and equipment requirements on a tool requirement summary form as illustrated in figure 4-9 and an equipment requirement summary form as illustrated in figure 4-10. These forms are forwarded to unit operations via the lead element's project manager for unit-wide resource leveling. When the tools and equipment organic to the unit are not available, managers rent from commercial vendors if sufficient project funds are available. Any expenditure must be listed on the BOM.
4. Material Resources. Managers determine material resources for each construction activity during the
project estimating process. After conducting an MTO/BOM bounce and updating the BOM, the project supervisor identifies the material resources by BOM line item number on the CAS sheet.
5. Quality Control Plan. Refer to chapter 9. 6. Safety Plan. Refer to chapter 10. 7. Environmental Protection Plan. Refer to chapter 11.

## 4.3.10 Determine Quality Control, Safety, And Environmental Protection Plans Requirements

The project supervisor and assigned crew leaders develop QC, safety, and environmental protection plans for the assigned project during the planning and estimating process, which includes identification of hazards, requirements, and corrective actions as well as annotation of the applicable CAS sheet. The project supervisor consolidates individual summary plans for QC, safety, and environmental subject areas from the CAS sheets upon planning completion. The unit QC manager/QC Specialist SMEs prepare an independent QC plan for each project for comparison with the project supervisor's QC plan; they identify and resolve differences between the plans.

The unit SMEs for safety and environmental protection review these plans prior to approval by the project manager. Refer to chapters 9, 10, and 11 for additional information and summary plan forms on QC, safety, and environmental protection.

## Tool Requirement Summary

ACTIVITY
NUMBER
TOOL REQUIREMENT
NON-TOA
TOA
DATES REQUIRED

## Equipment Requirement Summary

Project Title:_____________________________________________________________________
CONSTRUCTION
ACTIVITY
EQUIPMENT REQUIRED
QTY
START
FINISH
OPERATOR
REQUIRED?

## 4.3.11 Consolidate Resource Requirements And Set Baseline Schedule

Project supervisors and assigned supervisors perform the following tasks to prepare their project package for review by the project manager and the operations officer.

1. Master Activity Summary Sheets, illustrated in figure 4-11, result from consolidating CAS sheets of like
master activities after Level III Gantt chart and CAS sheets finalization. Project supervisors and project
managers use MA summaries to manage resources at the company and unit level by providing a roll-up of resource requirements under each MA. Software programs facilitate creation of these reports from previous data input for the CAS sheets.
2. A Level II Gantt chart, derived from the resource-leveled Level III Gantt chart, establishes a scheduled
progress curve and sets the baseline for measuring progress (refer to figure 3-12). Refer to paragraph 3.9 for information on Level II Gantt chart development. Refer to chapter 7 for procedures to update a
Level II Gantt chart for project monitoring of actual progress.

## 4.4 Outputs

The project supervisor and assigned crew leaders perform the detailed planning. They coordinate their effort with the project manager and unit operations officer for decision and approval points. The required outputs follow:


1. Project site visit summary. Refer to paragraph 4.3.1.

2. Construction estimate. Refer to paragraph 4.3.2.

3. Shop drawings (as required). Refer to paragraph 4.3.2.

4. Bill of materials. Refer to paragraph 4.3.3.

5. Bill of materials add-on/reorder. Refer to paragraph 4.3.3.

6. Project precedence diagram. Refer to paragraph 4.3.4 and 4.3.5.

7. Level III Gantt chart. Refer to paragraph 4.3.6.

8. 30/60/90-day material list. Refer to paragraph 4.3.7.

9. Submittals and submittal status log. Refer to paragraph 9.4.11.
 10. Project CAS sheets. Refer to paragraph 4.3.9. 11. Project QC plan. Refer to chapter 9. 12. Project safety plan. Refer to chapter 10. 13. Project environmental protection plan. Refer to chapter 11. 14. Tool requirement summary. Refer to paragraph 4.3.9. 15. Equipment requirement summary. Refer to paragraph 4.3.9. 16. Master Activity Summary Sheet. Refer to paragraph 4.3.11. 17. Level II Gantt chart. Refer to paragraph 4.3.11.
Throughout the project planning process, managers should retain and refine as necessary all output products.

## Intentionally Blank Chapter 5 Final Planning And Project Turnover 5.1 Introduction

Project Phase 3, Final Planning and Project Turnover, assists managers in accomplishing the following actions:

1. Complete the project package approval process.
2. Complete deployment or project mobilization preparations. 3. Confirm availability of initial material requirements. 4. Develop project confirmation briefs. 5. Conduct a project turnover.
This phase ends upon completion of project turnover or mobilization for a new start project. Refer to figure 5-1
for an illustration of Project Phase 3 inputs, process, and outputs.



## 5.2 Inputs

Final planning requires the following essential items before development can begin:

1. Construction directive (includes the commander's intent)
2. The construction plan (includes planning support tools and outputs from previous phases)
3. Resource use data per project.

## 5.3 Process

Managers complete preparations for construction using the process discussed in paragraphs 5.3.1 thru 5.3.5 to transition to the project execution phase.

## 5.3.1 Compile Project Package

The project supervisor consolidates and checks the project package for completeness before sending via the chain of command to the unit's operations officer for approval. Each project package includes a cover sheet to document approval signatures. The final project package sign-off sheet consists of the following information:

1. Header containing the title Project Package Sign-off Sheet, project number, and project title. 2. Three columns with the following titles: Reviewed By (Title), Name (Signature), and Date.
3. A minimum of the following reviewers listed under the Reviewed By column:
a. Support element crew leader(s)
b. Project supervisor c. Company operations chief d. Project manager e. Quality control approving authority
f. Safety program approving authority
g. Environmental program project approving authority h. Unit operations officer.

## 5.3.2 Review And Resource-Level Unit Requirements

Project managers consolidate resource requirements data per project (e.g., tools, equipment, labor) and for all assigned projects using computer spreadsheets or software applications per unit SOP. These consolidated requirements are resource-leveled. Project managers then identify shortfalls, and determine whether to request additional resources or to prioritize available assets to projects, and adjust the plan to fit available assets. Refer to paragraph 3.8 for information on resource leveling.

## 5.3.3 Complete Preparations For Deployment/Project Mobilization

The project supervisor is responsible to complete preparations for deployment/project mobilization. Refer to figure 5-2 for a readiness to deploy evaluation/management assist visit checklist form, which provides guidance for the project supervisor. This checklist may also be used by project supervisors to prepare for readiness to deploy evaluations and management assist visits.

## 5.3.4 Confirmation Of Material Procurement Status

The project supervisor is responsible for material management and accountability. Upon completion of the material estimate and the BOM/MTO comparison, the project supervisor's attention turns to material procurement status. The project supervisor is responsible to know the required materials for critical-path activities and when they are needed. Project supervisors submit material requisitions and the 30/60/90-day material list to initiate the project procurement cycle. It is the on-site unit's responsibility to procure project material for both new-start and turnover projects tasked to the relieving unit. Failure of the on-site unit to procure adequate material for the relieving unit may cause project delays. The on-site unit procures 100 percent of the first 30- and 60-day material requirements, 80 percent of the 90-day material requirements, and 80 percent of all remaining materials on hand prior to the arrival of the relieving unit's advance party. Refer to paragraph 6.4 for information on project material management and tracking.

## 5.3.5 Project Confirmation Brief

Project supervisors deliver a project confirmation brief on two significant occasions:

1. Preconstruction Confirmation Brief. In this brief, the project supervisor and the assigned crew leaders
demonstrate to the unit commanding officer's representative and/or HHQ's representative their understanding of commander's intent, their specific tasks and purpose, and the relationship between their
tasking and the operational environment. The confirmation brief allows the commander's/HHQ's
representative to identify gaps in the project plan, identify discrepancies between requirements and resources, and learn how the project supervisor and assigned crew leaders intend to accomplish their mission.
2. In-process Review by HHQ. A project brief, given by the project supervisor and/or assigned crew leaders,
focuses on progress to date in comparison with the planned construction estimate and schedule. This is
the unit's opportunity to show justification for any man-day tasking changes.
Refer to unit SOP for guidance on preparation and format of a project confirmation brief. As a general rule, managers modify the standard five-paragraph order (situation, mission, execution, administration and logistics, command and signal) format to fit specific guidance or situations. Refer to appendix E for a sample project confirmation brief.

## 5.3.6 Project Turnover

The project supervisor plans and conducts a project turnover. The project supervisor must be aware of the unit's policy on personnel behavior, schedules, and expectations for the turnover as determined by each engineering unit's operations officers. Project supervisors must set the example for professionalism and demand it from their troops. Units make impressions, good or bad, based on how they conduct themselves at turnover. Persons outside of the engineer community see engineers, not separate units. It is unprofessional to criticize another unit. The outgoing unit's primary concern is to set up the incoming unit for a successful start. The relieving unit must protect the reputation of the outgoing unit after it is gone. If a problem with quality or timeliness of construction is blamed on a previous unit, customers form the impression that engineers, as a whole, are less than professional.

## Readiness To Deploy Evaluation/Management Assist Visit Checklist 1. Project Package Review:

_____Construction logic (precedence diagram) _____Complete five-section package _____CAS sheets match Level III GANTT chart _____Level III GANTT chart matches Level II GANTT chart _____QC and safety plans match back of CAS sheets _____Crew size matches Level III GANTT chart _____Level II GANTT chart lines up with deployment schedule _____MTO compared with BOM and add-ons prepared _____30/60/90-day material message sent and lines up with Level II GANTT chart _____Special tools and equipment requirements identified _____Need for contract support identified and communicated _____Project funding status known _____All safety items complete (e.g., safety/environmental plan, safety equipment/material) _____Documented contact with on-site engineering unit concerning safety items _____Lockout/tagout and temporary power personnel identified in writing.
2.
Deployment Execution Plan:
_____Organization and manning _____Manning summary _____Level I GANTT chart matches Level II GANTT chart _____Direct labor capability versus plan _____Level I GANTT chart matches deployment calendar.
3.
Project Site Visits Checklist:
a. Project Files:
Yes
No
N/A
(1) Project sign current?


(2) Active CAS sheets posted?


(3) Level II GANTT chart posted and updated?


(4) Level III GANTT chart posted and updated?


(5) Two-week schedule posted?


(6) QC reports available?


Consecutive (or gaps explained)?


All noted problems corrected?


(7) Safety reports available?


(8) Jobsite material receipt file current?

## Readiness To Deploy Evaluation/Management Assist Visit Checklist (Continued)

a. Project Files (continued)
Yes
No
N/A
(9) Plans and specifications available?


All changes approved and annotated?


(10) MSDS available?


(11) HM inventory available?


b. Project Supervisor/Crew Leader:


(1) Working planned activities?


(2) Knows material delays and status?


(3) Knows subcontractor's schedule?


(4) Knows QC report problems and fixes?


(5) Knows pending or submitted FAR or DCD?


(6) Actual crew size in line with schedule?


c. Safety:


(1) Power tools/extension cords checked?


(2) Temporary power certified?


(3) Generators grounded?


(4) Safety items available?


Eyewash?


Clean water jugs?


First aid kits?


Fire extinguishers?


Rebar caps?


PPE being used?

d. Equipment:
(1) Equipment inspected daily?


(2) Prestart inspections being conducted?


(3) Operating checks being completed?


(4) Equipment clean?


(5) Operator's maintenance being completed?


Legend: DCD
design change directive
PPE
personal protective equipment
MSDS
material safety data sheet

## 5.3.6.1 Project Status At Turnover

The project supervisor needs to know exactly what portion of a project remains at turnover. The primary source of this information comes from the Project Status at Turnover SITREP Message. The on-site unit is responsible for providing turnover information to the contracting office and relieving unit. Sixty days prior to redeployment, in preparation for project turnover, the on-site unit provides HHQ and the relieving unit with a Project Status at Turnover SITREP Message, illustrated in figure 5-3. Figure 5-3 shows the minimum required information for a project status at turnover SITREP. The exact format may differ. Refer to the unit's communications SOP for standard message formats and an explanation of acronyms on this form. The purpose of the SITREP message is to report the status of each of the deployed unit's tasked projects through to the deployment completion/turnover date for the relieving unit. Refer to figure 5-4 for a sample project turnover questions checklist form to assist preparation.

## 5.3.6.2 Material Status At Turnover

Material status is a major concern at turnover. The project supervisor is responsible for all material turned over on the project site and makes arrangements with MLO staff to inspect project materials held at MLO. Although MLO counts project material, the project supervisor needs to check the quantity, quality, type, and condition of the materials. The on-site unit is responsible for procuring and providing adequate materials available at turnover to avoid material delays for the relieving unit. For turnover projects and new-start repair/alteration projects, the on-site unit must procure and provide 100 percent of the local purchase materials available. For new-start construction projects, the on-site unit must have on hand 50 percent of local purchase materials. The on-site unit submits a monthly local material procurement status SITREP that provides the procurement status of all locally procured project material. Planners for the relieving unit monitor the monthly local material procurement status SITREP and project material status report to confirm material availability onsite. Each military service has different variations on these reports (refer to unit SOP for specific information). Refer to paragraph 6.4 for further information.

## 5.3.6.3 Project Turnover Execution

During turnover, the relieving unit operations officer ensures that all project files are current before accepting the project from the outgoing unit. Refer to figure 5-5 for a sample turnover memorandum worksheet form, the primary tool for monitoring the status of a project's turnover. It is the responsibility of each of the relieving unit's project lead elements to use this memorandum to document conditions and decisions reached at turnover. All participants receive a copy in addition to the project file.

## 5.3.6.4 Project Percent Complete At Turnover

Paragraph 6 of the turnover memorandum worksheet includes the procedure for determining percent complete at turnover. The focus is on MDs of work remaining. The two units and the contracting office examine the project estimates by activity until they agree on the estimate of total MDs remaining. If the units cannot agree whether or not part of the WIP conforms to the plans and specifications, the units should consult the contracting office for a determination. Any rework estimated to require more than 50 MDs or $500 in materials requires approval of HHQ.

## 5.3.6.5 Continuity Of Work-In-Place Curve

The project WIP curve must be continuous throughout the project unless HHQ issues an approved scope change. Should the unit wish to revise a previously reported WIP on a project, the unit submits a request for the change with justification by message to HHQ. This also applies to any downward adjustment in WIP during turnover negotiations. Any downward adjustments in WIP in the turnover SITREP must be explained. After turnover, the relieving unit cannot reduce the previously reported WIP without justification to HHQ.

FM <DEPLOYED UNIT> TO COM TWO TWO NCR//R33//OR COM TWO FIVE NCR//R33//OR COM THREE ZERO NCR//R33//
<RELIEVING UNIT>//S3// INFO TWO ZERO SEABEE READINESS GROUP GULFPORT MS//R3//OR THREE ONE SRG SEABEE READINESS GROUP PORT HUENEME CA//R3// BT UNCLAS//<NXXXX>// MSGID/GENADMIN/<DEPLOYED UNIT>// SUBJ/PROJECT STATUS AT TURNOVER//
REF/A/DOC/(cite Service-specific guidance)//RMKS// l. IAW REF A, THE FOLLOWING IS THE PROJECT STATUS OF UNIT <DEPLOYED UNIT> TASKED PROJECTS TO THE DEPLOYMENT COMPLETION DATE OF <_________>//

## 2. Main Body (Or Detachment Site)

A. PROJECT STATUS (READ IN FOUR COLUMNS). (List all projects and their status.)
PROJECT #
TITLE
PROJECTED WIP AT
TURNOVER (PERCENT)
MAN-DAYS REMAINING (HORIZONTAL/VERTICAL)


B. PROJECT SUMMARY. (List each project.)
PROJECT #, TITLE

COMMENTS: (Enter concise summary comments on anticipated project status at turnover, provide projected WIP at turnover for each master activity, list material problems which exist at turnover, and any other significant factors.)


| MASTER ACTIVITY SECTION    | MASTER ACTIVITY WIP COMPLETION (PERCENT)    |
|----------------------------|---------------------------------------------|
|                            |                                             |
|                            |                                             |
|                            |                                             |
| //BT//                     |                                             |
|                            |                                             |

## Project Turnover Checklist

| ITEM                                                                            | YES   | NO   |
|---------------------------------------------------------------------------------|-------|------|
| 1. Is an annotated project schedule indicating current status available?        |       |      |
| 2. Are activity scope sheets for remaining activities available?                |       |      |
| 3. Has the contracting office approved all WIP?                                 |       |      |
| 4. Are complete project file and project planning package available?            |       |      |
| As-built drawings                                                               |       |      |
| QC plan                                                                         |       |      |
| Safety plan                                                                     |       |      |
| QC reports                                                                      |       |      |
| Vendor submittals for approval                                                  |       |      |
| Operations and maintenance manuals                                              |       |      |
| Change order records                                                            |       |      |
| Record of manpower expended                                                     |       |      |
| All project correspondence                                                      |       |      |
| Fabrication drawings                                                            |       |      |
| Project specifications                                                          |       |      |
| Job photographs.                                                                |       |      |
| 5. Is the following information on project materials available?                 |       |      |
| Complete MTO and addendum                                                       |       |      |
|                                                                                 |       |      |
| BOM worksheets and sketches                                                     |       |      |
|                                                                                 |       |      |
| Annotated MTO indicating in-place, on-site, in-warehouse, excess, or on-order   |       |      |
| status                                                                          |       |      |
|                                                                                 |       |      |
| Material status reports                                                         |       |      |
| Requisition follow-up status                                                    |       |      |
| Listing of shelf-life materials and expiration dates                            |       |      |
| Listing of HM.                                                                  |       |      |
| 6. What is the current status of assigned, expended, obligated, and committed   |       |      |
| funds held by the unit?                                                         |       |      |
|                                                                                 |       |      |
| 7. What construction tools were provided with project funds, and what are their |       |      |
| conditions?                                                                     |       |      |
|                                                                                 |       |      |
| 8. Are progress-monitoring tools available?                                     |       |      |
| 9. Is a lessons learned summary prepared?                                       |       |      |
| 10. What recommended method improvements were submitted?                        |       |      |
| 11. Are all incomplete electrical systems tagged and identified?                |       |      |
| 12. Are all circuits, conduits, and piping labeled?                             |       |      |
| 13. What percent complete is the project?                                       |       |      |

## Turnover Memorandum Worksheet

1. The status at turnover for the subject project is as follows:
2. Project scope of work: (list from project scope sheet) 3. Work completed to date: (list WIP by master activity based on physical observations) 4. Rework required: (list WIP that does not conform to plans and specifications) 5. Work remaining: (list work remaining by master activity based on WIP)

Title:___________________________________________________________________ Cost: __________________________________________________________________ Date request for contractor proposal submitted:_________________________________ Date contract awarded:____________________________________________________ Start:__________________________________________________________________
Completion:_____________________________________________________________
Status:_________________________________________________________________

Legend: COTR contracting office's technical representative

## Turnover Memorandum Worksheet (Continued)

6. Labor statistics:
Man-day estimate established at 30-day review by unit: _____________________
Man-days expended (actual) by previous unit: _____________________________ Man-days expended (actual) by outgoing unit: _____________________________ Unit estimate of remaining man-days by rate: (negotiated between unit project supervisors)
LABOR CATEGORY/


OTHER
TOTAL
DESCRIPTION
Rework


Remaining Work


Total Estimate of Remaining Man-days


Unit estimate of remaining man-days by master activity: (negotiated by project supervisors)
(1)
(2)
(3)
(4)
ESTIMATE OF
PERCENT COMPLETE
MASTER ACTIVITY
ESTIMATE OF
TOTAL MAN-
REMAINING MAN-DAYS
(BASED ON WIP)
DAYS


TOTALS


New man-day completion estimates (6b + 6c + 6d):________________________________ Man-days expended total (6b + 6c):____________________________________________ Actual percent complete (total of column e4): ____________________________________ Projected beneficial occupancy date:___________________________________________.

## Turnover Memorandum Worksheet (Continued)

7. Project files: (inventory by both project supervisors)

DESCRIPTION
CIRCLE ONE
a. Correspondence
Y
N
N/A
b. Messages
Y
N
N/A
c. Job specifications
Y
N
N/A
d. QC reports
Y
N
N/A
e. Test results
Y
N
N/A
f.
FARs, DCDs, and RFIs
Y
N
N/A
g. Manufacturer's specifications
Y
N
N/A
h. Operation and maintenance manuals
Y
N
N/A
i.
BOM/MTO worksheets
Y
N
N/A
j.
QC plan
Y
N
N/A
k. Safety plan
Y
N
N/A
l.
Activity sheets
Y
N
N/A
m. Discrepancies/explanation:
Y
N
N/A
8. Engineering: (inventory by engineering and QC staffs)
DESCRIPTION
CIRCLE ONE
a. As-built drawings
Y
N
N/A
b. Digging permits
Y
N
N/A
c. Other permits
Y
N
N/A
d. Pending FARs
Y
N
N/A
e. Discrepancies/explanation:
Y
N
N/A
9. Construction company: (inspection by project supervisors)
DESCRIPTION
CIRCLE ONE
a. Project network
Y
N
N/A
b. Electrical systems tagged
Y
N
N/A
c. Piping labeled/capped/clear
Y
N
N/A
d. Material on jobsite tagged
Y
N
N/A
e. Discrepancies/explanation:
Y
N
N/A



## Turnover Memorandum Worksheet (Continued)

10. Project material status: (inventory by project supervisors)
DESCRIPTION
CIRCLE ONE
a. Project status report
Y
N
N/A
b. List of shelf life
material/expiration
Y
N
N/A
c. List of HM/location
Y
N
N/A
d. Complete BOM and
worksheets
Y
N
N/A
e. Payback items identified
Y
N
N/A
f.
Review outstanding
requisitions
Y
N
N/A
g. Inventory conducted
Y
N
N/A
h. BOM status
Y
N
N/A
Total line items
Y
N
N/A
Line items received
Y
N
N/A
Line items on order, but not received
Y
N
N/A
Line items not ordered.
Y
N
N/A
i.
Discrepancies/explanation:
Y
N
N/A
11. Funding status:
Funds provided: ___________________________________________________________ Actual expenditure cost: ____________________________________________________ Pipeline costs: ____________________________________________________________ Future funding requirements: _________________________________________________ Total costs (11b + 11c + 11d): ________________________________________________ Funding contingency ((11c + 11d)  10 percent): _________________________________ Estimate at completion (11e + 11f): ____________________________________________ Additional funds requested (list the date-time-group of the message for each request): ________________________________________________________________________ Discrepancies/explanation: ________________________________________________________________________ ________________________________________________________________________.

## Turnover Memorandum Worksheet (Continued)

12. Project tools: (inventory by both project supervisors of tools purchased with project funds)
TOOLS
CONDITION
LOCATION
CUSTODIAN


13. Lessons learned completed by outgoing project supervisor: 14. Contracting office punch list of completed work (information taken from contracting office
acceptance letter)
| Project Supervisor,    | Project Supervisor,    |
|------------------------|------------------------|
| Unit (Relieved Unit)   | Unit (Relieving Unit)  |
Operations Officer, (Relieving Unit)

## 5.3.6.6 Turnover Conference

A turnover conference is held for each turnover project. The outgoing unit schedules the project turnover conference and invites the appropriate personnel. Attendees should be the same as those attending the preconstruction conference. Minutes of the turnover conference, including decisions reached therein, are prepared by the contracting office, signed by the appropriate engineering unit representatives and the COTR, and made part of the project file. The minutes of the preconstruction conference indicate the contracting office's approval of the QC and safety plans with any proposed changes. While the meeting format may vary between contracting organizations, such as a facilities engineering and acquisitions division at a Navy PW/BOS department, an OIC of construction established for temporary construction programs, an ROICC onboard a non-Navy installation, or another military service contracting organization during a contingency, certain elements remain common between them. The relationship between the contracting organization and the on-site unit is crucial to the unit's success.

Operations officers must provide guidance to subordinates on their expectations of how unit personnel interact with the contracting office, COTR, local personnel, and contractors. Weekly meetings between the operations officer and the contracting office or COTR usually eliminate potential problems and provide necessary communications.

## 5.3.7 New Start ProjectPreconstruction Conference

Prior to commencement of work for a new-start project or resumption of a hold project, the unit must hold a preconstruction conference. During this conference, the unit presents its methods for accomplishing the project in accordance with plans, specifications, and QC procedures to the contracting office. This conference is a key event in the QC procedures to mark the project's formal start. Figure 5-6 lists the key personnel who typically attend the preconstruction conference. Refer to figure 5-7 for a list of key questions the engineering unit needs to consider in advance of the preconstruction conference. This checklist is also a valuable tool to help a unit prepare for a project turnover. At the completion of the conference, if the unit convinces the contracting office that it is adequately prepared to perform the construction in accordance with the schedule, the contracting office issues a notice to proceed. The notice to proceed indicates approval of the QC and safety plans with any proposed changes, but this notice to proceed may be canceled if the project is not executed in accordance with the plans presented.

It is the responsibility of the project's lead element to take meeting minutes and document any decisions reached using the preconstruction conference summary form, illustrated in figure 5-8. All attendees receive a copy of these minutes, and a copy is placed in the project file.

## 5.4 Outputs

The outputs of a successful project turnover or a new start project enable project supervisors to execute the project and adapt to situations in the operational environment. The required outputs follow:

1. Complete project package. Refer to appendix A or B. 2. Unit's Level I Gantt chart. Refer to paragraph 3.10. 3. Unit's deployment execution plan per unit SOP completed. 4. Project turnover completed (project status at turnover SITREP message and project turnover
memorandum). Refer to paragraph 5.3.6.
5. Mobilization completed (preconstruction conference summary). Refer to paragraph 5.3.7.

## Preconstruction Conference Attendees

1. Contracting Office 2. COTR
3. Operations Officer, Assistant Operations Officer, and Operations Chief 4. Company Commander(s)/Detachment OIC 5. Subcontractor Representatives 6. Project Supervisors and Assigned Crew Leader(s) 7. Project QC Representative 8. Project Safety Representative 9. Customer Representative(s)
Legend: OIC
officer in charge

## Preconstruction Conference Unit Preparation Checklist

1. What questions regarding plans and specifications are unanswered? 2. Have field conditions been verified?

3. What operation and maintenance manuals are to be provided? 4. Have required vendor submittals been requested and/or approved? 5. What materials, by line item, for each construction activity are required? 6. Are additional MTOs required? Have they been forwarded? 7. What is the current status of all project materials?

8. Does the schedule adequately consider all time delays and unit efficiency? 9. Are the general safety and QC plans approved?
10.   Has a project QC plan been prepared for approval?
11.   Has a project safety plan been prepared for approval? 12.   What equipment and tools are required for each activity? 13.   Has a network schedule with milestones been prepared? 14.   Is any nonorganic technical assistance required? 15.   What is the priority of this project? 16.   How will other projects and missions affect the priority? 17.   Are excavation permits required? What is the request process? Have they been submitted/approved? 18.   What is the schedule for required utility outages? 19.   Who will connect new utilities into existing systems?
20.   What provisions have been made for temporary utilities? 21.   Who is the project manager? Project supervisor? What are their authority limits? 22.   What will the normal working hours be? 23.   Who is the POC should an after-hours problem arise? 24. Has base security been advised of the construction plans? If not, who is responsible for advising
them?
25.   Has security advised managers of any unusual requirements?
26.   What off-site prefabrication is anticipated? Where will it be done?
27. Have projected curves for manpower expenditures and percent completed been prepared?
Do they match the project schedule?
28.   What are the project reporting requirements? 29.   Are there any environmental hazards/protection requirements? What plans are required? 30.   Have the command's safety instruction requirements been met? 31.   What are the project's subcontract requirements and schedules? 32.   What are the procedures for resolving problems relating to plans, specifications, FARs, etc.? 33.   What are the procedures for continuing the project in the event the NCF unit is called away?
Legend: NCF
naval construction force
POC
point of contact

## Preconstruction Conference Summary

1. Contracting office project manager:
Contracting office inspector:

2. PW/BOS representative:
Customer representative:

3. Engineering unit POC:
Engineering unit lead element: Engineering unit project supervisor: Engineering unit crew leader:
Engineering unit QC manager/QC specialist:

4. POC after normal working hours:
Client: Contracting office: Engineering unit:

5. POC during working hours:
Client: Contracting office: Engineering unit:

6. Planned start/completion dates:
Known interruptions:

7. Outstanding questions regarding plans and specifications or execution of work:
8. Client-initiated changes to the scope of work are to be directed to the contracting office. Clientinitiated changes must be via DCDs and approved by the contracting office prior to execution.
Approved FARs and DCDs are the only authorized means of creating changes to the plans and/or specifications. Engineering is responsible for updating plans and/or specifications upon receipt of
approved FARs and DCDs.

## Preconstruction Conference Summary (Continued)

|                                                                                             | Yes    | No    |
|---------------------------------------------------------------------------------------------|--------|-------|
| 9. Have field conditions been verified?                                                     |        |       |
|                                                                                             |        |       |
| Any unusual conditions?                                                                     |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 10. Have all permits been acquired?                                                         |        |       |
|                                                                                             |        |       |
| a. Site approval?                                                                           |        |       |
|                                                                                             |        |       |
| b. Excavation permit?                                                                       |        |       |
|                                                                                             |        |       |
| c. Tree removal?                                                                            |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 11. What operation and maintenance manuals have been or are to be provided to the customer? |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 12. What are the project submittal/report requirements?                                     |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 13. QC plan to contracting office:                                                          |        |       |
|                                                                                             |        |       |
| Provided                                                                                    |        |       |
| To be                                                                                       |        |       |
| provided                                                                                    |        |       |
| Special QC concerns:                                                                        |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 14. Safety plan to contracting office:                                                      |        |       |
|                                                                                             |        |       |
| Provided                                                                                    |        |       |
| To be                                                                                       |        |       |
| provided                                                                                    |        |       |
| Special safety concerns:                                                                    |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 15. Materials to be supplied by client:                                                     |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 16. Project tools and equipment to be provided to the client upon project completion:       |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
| 17. Is nonorganic technical assistance required? If so, what arrangements exist?            |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |
|                                                                                             |        |       |

## Preconstruction Conference Summary (Continued)

18. Will this project be affected by priorities of other projects/functions?


19. What is the schedule for required utility outages?
20. What arrangements exist for connection of new utilities to existing service?
21. What provisions exist for temporary utilities service?
22. What security clearances, if any, are required for the construction site?
23. What off-site prefabrication is scheduled, and where is the prefabrication yard located?
24. What environmental protection is required?
25. Other comments/remarks:


INTENTIONALLY BLANK


## Chapter 6 Project Execution 6.1 Introduction

Project Phase 4 is designed for managers to implement actions to execute and monitor progress of a construction project. These actions include jobsite organization, project execution scheduling and management tools, and jobsite resource management. This phase ends when the unit completes its tasking and is ready for a unit turnover or project transfer and closeout. Refer to chapter 7 for project monitoring information.

## 6.2 Jobsite Organization

Proper jobsite organization and layout are essential to smooth operations and optimum use of resources. A well-organized jobsite makes a great initial impression on visitors and indicates the project supervisor is an effective organizer and leader. In addition, it results in a safe work environment, creates less friction, and minimizes waste of material and manpower. Ultimately, an organized jobsite saves time and money. Project supervisors are responsible for jobsite organization, including jobsite setup, jobsite appearance, field office, and project sign. Jobsite organization and move-in are discussion topics for the preconstruction or project turnover meeting.

## 6.2.1 Initial Jobsite Setup Considerations

Effective jobsite organization accomplishes the following results:


1. Rise in productivity

2. Reduction of loss, pilferage, damage, and deterioration of staged materials

3. Safer work environment

4. Minimization of project supervisor's time spent daily on minor production decisions with maximization of
time for more significant tasks.
Project supervisors submit jobsite requirements via the chain of command to the contracting office. A project supervisor prepares a layout sketch of the area limits, showing all information regarding potential impact to buildings, sites, and personnel adjacent to the construction and lay-down areas. Figure 6-1 illustrates a jobsite layout objectives checklist. Project supervisors use these objectives as planning considerations for the initial site setup. Figure 6-2 illustrates a jobsite organization checklist. Project supervisors use this checklist as both a guide on the ground when establishing the jobsite layout and a planning support tool.

## Jobsite Layout Objectives Checklist

|                                                                          | ITEM                                                                                  | YES    | NO    |
|--------------------------------------------------------------------------|---------------------------------------------------------------------------------------|--------|-------|
| 1.                                                                       | Unimpeded work flow                                                                   |        |       |
| 2.                                                                       | Shortest, simplest transport paths                                                    |        |       |
| 3.                                                                       | Safeguard of project resources                                                        |        |       |
| 4.                                                                       | Efficient receiving, inventorying, and staging of materials, parts, and equipment     |        |       |
| 5.                                                                       | Optimization of project supervisor's ability to monitor and control operations:       |        |       |
|                                                                          |                                                                                       |        |       |
| a. Visibility of work and staging areas                                  |                                                                                       |        |       |
| b. Ease of access to work and materials                                  |                                                                                       |        |       |
| c. Ease of inspection of work and materials (task checks, verifying WIP) |                                                                                       |        |       |
| 6.                                                                       | Maintenance of operational flexibility as the character of work progresses from rough |        |       |
| and heavy trades to finishing trades                                     |                                                                                       |        |       |
|                                                                          |                                                                                       |        |       |
| 7.                                                                       | Adjustment to site constraints:                                                       |        |       |
| a. Weather: dust, temperature, wind, sun, rain, humidity                 |                                                                                       |        |       |
|                                                                          |                                                                                       |        |       |
| b. Terrain: surface and sub-surface conditions                           |                                                                                       |        |       |
|                                                                          |                                                                                       |        |       |
| c. Scope and class of work                                               |                                                                                       |        |       |
|                                                                          |                                                                                       |        |       |
| d. Other interferences and operations                                    |                                                                                       |        |       |
|                                                                          |                                                                                       |        |       |
JOBSITE ORGANIZATION CHECKLIST
ITEM
YES
NO
1.
Job work and traffic flows (congestion):


a. Exterior access to site


b. Interior traffic and cross traffic


c. Material bottlenecks


d. Work access bottlenecks


e. Trades and processes working through other trades


f. Analysis of work sequences


g. Movements of both temporary and installed materials from staging area and delivery yards to installation points


h. Methods used by each trade for:


(1) Delivery of materials


(2) Erection of materials

## Jobsite Organization Checklist (Continued)

| ITEM                                                                                         | YES                                                     | NO    |
|----------------------------------------------------------------------------------------------|---------------------------------------------------------|-------|
| 1.                                                                                           | Job work and traffic flows (congestion) (continued):    |       |
|                                                                                              |                                                         |       |
| (3) Use of scaffolds, hoists, elevators                                                      |                                                         |       |
| (4) Work areas required for proper usage of mobile equipment                                 |                                                         |       |
| i. Benefit or hindrance caused by growing mass of installed work                             |                                                         |       |
| j. Continuous flows with priority (shorter) paths over occasional flows                      |                                                         |       |
|                                                                                              |                                                         |       |
| k. Heavier, bulkier, or more delicate components with closer location priority than lighter, |                                                         |       |
| less bulky, less delicate items                                                              |                                                         |       |
|                                                                                              |                                                         |       |
| l. Equipment with access to all working points and adequate room to maneuver                 |                                                         |       |
| 2.                                                                                           | Yard spaces and areas for prefabrication of components: |       |
|                                                                                              |                                                         |       |
| a. Temporary structures and assemblies:                                                      |                                                         |       |
| (1) Concrete forms                                                                           |                                                         |       |
| (2) Scaffolds                                                                                |                                                         |       |
| (3) Hoists                                                                                   |                                                         |       |
| (4) Lagging, shoring, braces                                                                 |                                                         |       |
| (5) Saw tables and jigs                                                                      |                                                         |       |
| (6) Pine fabrication tables and jigs                                                         |                                                         |       |
| b. Installed assemblies:                                                                     |                                                         |       |
| (1) Rebar                                                                                    |                                                         |       |
| (2) Embedded items                                                                           |                                                         |       |
| (3) Piping and plumbing                                                                      |                                                         |       |
| (4) Lumber framing                                                                           |                                                         |       |
| (5) Steel framing                                                                            |                                                         |       |
| (6) Sheet framing and miscellaneous metals                                                   |                                                         |       |
| (7) Electrical duct, panels, and wire harnesses                                              |                                                         |       |
| (8) Masonry                                                                                  |                                                         |       |
| (9) Tile                                                                                     |                                                         |       |
| (10) Cabinetry and finish carpentry                                                          |                                                         |       |
| (11) Pile driving                                                                            |                                                         |       |
| (12) Dewatering                                                                              |                                                         |       |
| (13) Instrumentation                                                                         |                                                         |       |
| (14) Precast framing, lintels, walls, and slabs                                              |                                                         |       |
| 3.                                                                                           | Materials staging and storage:                          |       |
|                                                                                              |                                                         |       |
| a. Must be planned concurrently with job traffic and work flow analysis and location of      |                                                         |       |
| yard work plants and spaces                                                                  |                                                         |       |
|                                                                                              |                                                         |       |
| b. Delivery points for inspection, receiving, and counting                                   |                                                         |       |

## Jobsite Organization Checklist (Continued)

|                                                                                       | ITEM                                           | YES    | NO    |
|---------------------------------------------------------------------------------------|------------------------------------------------|--------|-------|
| 3.                                                                                    | Materials staging and storage (continued)      |        |       |
| c. Store by trade in separate areas                                                   |                                                |        |       |
| d. Stockpiling arrangements:                                                          |                                                |        |       |
|                                                                                       |                                                |        |       |
| (1) First used, last used material locations                                          |                                                |        |       |
|                                                                                       |                                                |        |       |
| (2) Palletized, stacked, sheltered, and raised off ground                             |                                                |        |       |
|                                                                                       |                                                |        |       |
| (3) Drainage                                                                          |                                                |        |       |
|                                                                                       |                                                |        |       |
| (4) Unpacking and assembly space                                                      |                                                |        |       |
|                                                                                       |                                                |        |       |
| (5) Aisle and loader access                                                           |                                                |        |       |
|                                                                                       |                                                |        |       |
| (6) Storage space (particularly for pipe, steel, rebar, joists, electric duct, poles, |                                                |        |       |
| and standards)                                                                        |                                                |        |       |
|                                                                                       |                                                |        |       |
| (7) Space for phased delivery of perishable or long lead time materials               |                                                |        |       |
|                                                                                       |                                                |        |       |
| e. Protection against:                                                                |                                                |        |       |
|                                                                                       |                                                |        |       |
| (1) Environmental deterioration                                                       |                                                |        |       |
|                                                                                       |                                                |        |       |
| (2) Handling and transporting                                                         |                                                |        |       |
|                                                                                       |                                                |        |       |
| (3) Theft, losses, and shrinkages                                                     |                                                |        |       |
|                                                                                       |                                                |        |       |
| f. Box trailers for small and valuable parts                                          |                                                |        |       |
|                                                                                       |                                                |        |       |
| g. Ground treatment, platforms, and mats, etc., for heavy loads on soft ground        |                                                |        |       |
|                                                                                       |                                                |        |       |
| h. Aggregate stockpiles                                                               |                                                |        |       |
|                                                                                       |                                                |        |       |
| 4.                                                                                    | Equipment and field maintenance site location: |        |       |
| a. Parking.                                                                           |                                                |        |       |
|                                                                                       |                                                |        |       |
| b. Maintenance pads, shops, and shelters.                                             |                                                |        |       |
|                                                                                       |                                                |        |       |
| c. Petroleum, oils, and lubricants storage.                                           |                                                |        |       |
|                                                                                       |                                                |        |       |
| d. Fueling stations.                                                                  |                                                |        |       |
|                                                                                       |                                                |        |       |
| e. Parts van and box trailers.                                                        |                                                |        |       |
|                                                                                       |                                                |        |       |
| f. Tires.                                                                             |                                                |        |       |
|                                                                                       |                                                |        |       |
| g. Attachments.                                                                       |                                                |        |       |
|                                                                                       |                                                |        |       |
| h. Low boys.                                                                          |                                                |        |       |
|                                                                                       |                                                |        |       |
| i. Loading/unloading ramps.                                                           |                                                |        |       |
|                                                                                       |                                                |        |       |
| j. Dust control.                                                                      |                                                |        |       |
|                                                                                       |                                                |        |       |
| k. Batch and mix plants                                                               |                                                |        |       |
|                                                                                       |                                                |        |       |
| (1) Compressed air                                                                    |                                                |        |       |
|                                                                                       |                                                |        |       |
| (2) Cooling or heating aggregates                                                     |                                                |        |       |
|                                                                                       |                                                |        |       |
| (3) Foundations                                                                       |                                                |        |       |
|                                                                                       |                                                |        |       |
| (4) Loading, scalping, screening, crushing, conveying, washing, stockpiling,          |                                                |        |       |
| reloading, and hauling                                                                |                                                |        |       |
|                                                                                       |                                                |        |       |

## Jobsite Organization Checklist (Continued)

|                                                      | ITEM                                                       | YES/    | NO    |
|------------------------------------------------------|------------------------------------------------------------|---------|-------|
| 4.                                                   | Equipment and field maintenance site location (continued): |         |       |
| (5) Method of delivery                               |                                                            |         |       |
|                                                      |                                                            |         |       |
| (6) Method of placing                                |                                                            |         |       |
|                                                      |                                                            |         |       |
| (7) Power                                            |                                                            |         |       |
|                                                      |                                                            |         |       |
| (8) Proximity to aggregate sources                   |                                                            |         |       |
|                                                      |                                                            |         |       |
| (9) Proximity to jobsite                             |                                                            |         |       |
|                                                      |                                                            |         |       |
| (10) Stockpiles, surge piles                         |                                                            |         |       |
|                                                      |                                                            |         |       |
| (11) Water.                                          |                                                            |         |       |
|                                                      |                                                            |         |       |
| 5.                                                   | Haul roads and pits (haul economy):                        |         |       |
| a. Elevation (minimum climb, level)                  |                                                            |         |       |
|                                                      |                                                            |         |       |
| b. Length (minimum haul time)                        |                                                            |         |       |
|                                                      |                                                            |         |       |
| c. Grades (minimum downshifts)                       |                                                            |         |       |
|                                                      |                                                            |         |       |
| d. Surface (rolling resistance)                      |                                                            |         |       |
|                                                      |                                                            |         |       |
| e. Temporary drainage                                |                                                            |         |       |
|                                                      |                                                            |         |       |
| f. Haul road maintenance.                            |                                                            |         |       |
|                                                      |                                                            |         |       |
| 6.                                                   | Temporary utilities:                                       |         |       |
| a. Electrical power distribution points and lighting |                                                            |         |       |
|                                                      |                                                            |         |       |
| b. Water points and water storage                    |                                                            |         |       |
|                                                      |                                                            |         |       |
| c. Potable water                                     |                                                            |         |       |
|                                                      |                                                            |         |       |
| d. Sanitary toilets                                  |                                                            |         |       |
|                                                      |                                                            |         |       |
| e. Temporary storm drainage                          |                                                            |         |       |
|                                                      |                                                            |         |       |
| f. Fire lines                                        |                                                            |         |       |
|                                                      |                                                            |         |       |
| g. Fuel                                              |                                                            |         |       |
|                                                      |                                                            |         |       |
| h. Office space                                      |                                                            |         |       |
|                                                      |                                                            |         |       |
| i. Employee bulletin boards                          |                                                            |         |       |
|                                                      |                                                            |         |       |
| j. Survey benchmarks and reference points            |                                                            |         |       |
|                                                      |                                                            |         |       |
| k. Watchman's shack                                  |                                                            |         |       |
|                                                      |                                                            |         |       |
| l. Borrow and material pits.                         |                                                            |         |       |
|                                                      |                                                            |         |       |
| 7.                                                   | Security and safety:                                       |         |       |
| a. Gates, fences, and locked storage                 |                                                            |         |       |
|                                                      |                                                            |         |       |
| b. Barricades and safety lights                      |                                                            |         |       |
|                                                      |                                                            |         |       |
| c. Watchman                                          |                                                            |         |       |
|                                                      |                                                            |         |       |
| (1) Shack                                            |                                                            |         |       |
|                                                      |                                                            |         |       |
| (2) Telephone                                        |                                                            |         |       |
|                                                      |                                                            |         |       |
| (3) Security lighting.                               |                                                            |         |       |
|                                                      |                                                            |         |       |

## 6.2.2 Jobsite Appearance

Project supervisors are responsible for jobsite cleanliness. The jobsite is the first thing one sees when visiting a project. If the jobsite appears disorganized, visitors might not notice high-quality work. A clean jobsite is a safe jobsite. Like a sharp uniform, a clean jobsite reflects pride in one's work. The following precautions ensure a safe and clean jobsite:


1. Direct the crew members to pick up after themselves during the workday, and perform a final cleanup at
the end of each day. Place trash in garbage cans or similar receptacles.

2. Store materials neatly out of the way of the construction area. Watch for items that need to be out of the
weather. Dispose of unusable materials as soon as possible. Damaged materials add to the clutter and give
the impression of a disorganized site.

3. Erect a professional-looking project sign (watch for misspelled names) and site office. A carefully
constructed project sign and an organized field office inspire confidence in a project supervisor's ability to provide a safe construction site and a quality construction project.

4. Ensure safety precautions are in place at all times. Visitors form good or bad impressions of a construction
site upon quick observations of safety issues such as open excavations, fall protection, vehicle traffic, hygiene, and electrical setups.

## 6.2.3 Field Office

The field office may be an equipment shelter or appropriate structure separate from tool and material storage. Never use project materials to construct a field office or build anything in the field office unless the project funds stipulate material purchase for that purpose. The project supervisor is responsible for a great deal of documentation throughout a project's life cycle. Just as a jobsite must be organized, the field office must be properly organized to facilitate jobsite administration.

## 6.2.4 Standard Project Sign

Each project uses a standard project sign constructed by the project crew. Signs are constructed per unit SOP. Ensure the sign is presentable and displays names of current project supervisor and safety supervisor as the sign sets a first impression for visitors to the project site. Figure 6-3 illustrates a standard project sign.

## 6.3 Project Execution Management

Satisfactory execution of construction tasking requires that many various resources come together at a specific time and place. The project supervisor is responsible for coordinating and scheduling requirements so that the right materials, tools, equipment, and personnel are available at the right time. Project supervisors are responsible for the daily tasks and routines during construction, and use the jobsite management checklist form illustrated in figure 6-4 as a reminder to update information daily. To execute their responsibilities, project supervisors also use the following scheduling and management tools:


1. Jobsite information board

2. Crew member briefings

3. Quality control and safety plans implementation

4. Environmental protection plan implementation

5. Project logbook

6. Construction activity summary sheet

7. Level III Gantt chart

8. Two-week schedule.

## Jobsite Management Checklist

| ITEM                                                                                  | YES    | NO    |
|---------------------------------------------------------------------------------------|--------|-------|
| JOBSITE HOUSEKEEPING                                                                  |        |       |
| 1. Construction containers, jobsite offices, and tool kits neat and orderly.          |        |       |
|                                                                                       |        |       |
| 2. Excess material removed from the jobsite.                                          |        |       |
|                                                                                       |        |       |
| 3. Jobsite as clean as possible (e.g., lumber free of protruding nails, scrap         |        |       |
| metal).                                                                               |        |       |
|                                                                                       |        |       |
| 4. Professional project sign with current information.                                |        |       |
|                                                                                       |        |       |
| 5. Vehicles clean and prestarted.                                                     |        |       |
|                                                                                       |        |       |
| CREW MEMBERS                                                                          |        |       |
| 1. Assistant project supervisor designated.                                           |        |       |
|                                                                                       |        |       |
| 2. If current project finishes before end of deployment, crew members know            |        |       |
| where they are going.                                                                 |        |       |
|                                                                                       |        |       |
| 3. Know the information on the CAS sheets for the next several activities.            |        |       |
|                                                                                       |        |       |
| 4. Must know timekeeping procedures.                                                  |        |       |
|                                                                                       |        |       |
| 5. Must know who the QC inspector is.                                                 |        |       |
|                                                                                       |        |       |
| 6. Must know who the project safety supervisor is.                                    |        |       |
|                                                                                       |        |       |
| 7. Must wear hard hats and steel-toed boots at all times.                             |        |       |
|                                                                                       |        |       |
| 8. Strict adherence to daily routine.                                                 |        |       |
|                                                                                       |        |       |
| 9. Unit integrity maintained to the maximum extent possible.                          |        |       |
|                                                                                       |        |       |
| JOBSITE PROJECT MANAGEMENT                                                            |        |       |
| 1. As-built (redline) drawings current and on-project.                                |        |       |
|                                                                                       |        |       |
| 2. Project specifications annotated with notes and highlighted to reflect as-built    |        |       |
| use.                                                                                  |        |       |
|                                                                                       |        |       |
| 3. BOM reflects accurate material status.                                             |        |       |
|                                                                                       |        |       |
| 4. Kit inventories current and inventories maintained on the jobsite.                 |        |       |
|                                                                                       |        |       |
| 5. Project logbook is current.                                                        |        |       |
|                                                                                       |        |       |
| 6. Jobsite information board current.                                                 |        |       |
|                                                                                       |        |       |
| 7. Crew member briefings conducted and documented.                                    |        |       |
|                                                                                       |        |       |
| 8. QC plan current.                                                                   |        |       |
|                                                                                       |        |       |
| 9. Safety plan current.                                                               |        |       |
|                                                                                       |        |       |
| 10. Environmental protection plan current.                                            |        |       |
|                                                                                       |        |       |
| 11. Gantt charts Level III and Level II reflect actual status.                        |        |       |
|                                                                                       |        |       |
| 12. CAS sheets reflect Level III Gantt chart progress; actual start and finish dates; |        |       |
| and BOM, tools, and equipment status.                                                 |        |       |
|                                                                                       |        |       |
| 13. Two-week schedule reflects actual status.                                         |        |       |
|                                                                                       |        |       |
| 14. Project package complete and in use by the project supervisor.                    |        |       |
|                                                                                       |        |       |
| 15. Two-week labor summary up to date.                                                |        |       |
|                                                                                       |        |       |

## 6.3.1 Jobsite Information Board

The project supervisor is responsible for the jobsite information board. This board displays the typical essential information required on a jobsite. These information boards should be the same throughout the unit. Content may vary from unit to unit per the individual unit or HHQ SOP. The jobsite information board is a tool for communicating project information to the crew and visitors. Every member of the crew is informed as to the board's content and how the project supervisor uses it for project execution. Some essential items on the board may be too large to display, such as the Level III Gantt chart or a large binder of MSDSs. For an item too large to display properly, in its place note the location of the item in the field office.

The jobsite information board is the focal point of the project package information maintained by the project supervisor. All this information must be protected and kept organized until project completion, when the project package is finalized and turned in to the unit QC office. Figure 6-5 illustrates the essential items on the jobsite information board. The project supervisor daily updates all of the information. Figure 6-6 lists the minimum essential emergency phone numbers.

## Emergency Phone Numbers

MEDICAL/AMBULANCE:___________________________________________________
TO BE POSTED
ON ALL PROJECT SITES
FIRE DEPARTMENT: _____________________________________________________ HOSPITAL: _____________________________________________________________ BASE SECURITY:________________________________________________________ EXPLOSIVE ORDNANCE DISPOSAL:________________________________________ OPERATIONS: __________________________________________________________ SAFETY OFFICER:_______________________________________________________ MISHAP INVESTIGATOR: _________________________________________________
QUARTERDECK: ________________________________________________________ BUILDING NUMBER/PROJECT SITE:________________________________________ LOCATION OF NEAREST TELEPHONE: _____________________________________ ENVIRONMENTAL MANAGER: _____________________________________________ SPILL RESPONSE EMERGENCY NOTIFICATION:______________________________ _______________________________________________________________________

## 6.3.2 Crew Member Briefings

Project supervisors are responsible to conduct the following daily crew briefings:


1. Daily Production Briefing. During this briefing, the project supervisor informs personnel what activity they
will perform, how they will perform it, how much time is scheduled for the activity, and how an activity
delay will impact the overall schedule.

2. Quality Control Measures. During this briefing, the project supervisor informs personnel regarding the
activity's QC measures that day and the expected quality level.

3. Stand-up Safety Lectures. During this briefing, the project supervisor informs personnel regarding the
activity's safety hazards and preventive measures that day. Refer to the preparatory phase and initial phase
checklists discussed in paragraphs 9.5.1 and 9.5.2 for topics. Figure 6-7 illustrates the daily safety lecture log form.

## 6.3.3 Quality Control Plan Implementation

Project supervisors are responsible for implementation of the QC plan for the assigned construction project. Refer to chapter 9 for information on QC planning and execution actions.

## 6.3.4 Safety And Environmental Protection Plan Implementation

Project supervisors are responsible for implementation of safety and environmental protection plans. Execution of these plans are coordinated by the project supervisor, project safety supervisor, project HM/HW representative, safety officer, and the environmental manager for the assigned construction project. Figure 6-8 lists safety items required on construction jobsites. Refer to chapter 10 for information on safety program planning and execution actions. Refer to chapter 11 for information on environmental protection planning and execution actions. Project supervisors use the checklist shown in figure 6-9 for periodic project site checks to eliminate safety violations.

## Jobsite Required Safety Items Checklist

| ITEM                                                                                     | YES                         | NO    |
|------------------------------------------------------------------------------------------|-----------------------------|-------|
| 1. Communication/TransportationRequired for rapid response in case of a mishap.         |                             |       |
| 2. Drinking WaterWater must be provided from an approved source, labeled for            |                             |       |
| drinking only, and not used for other purposes. Common cups are not allowed.             |                             |       |
|                                                                                          |                             |       |
| 3. Emergency PlansEach jobsite must post the location of the nearest phone along        |                             |       |
| with the telephone numbers and reporting instructions for ambulance, hospital,           |                             |       |
| physician, police, and fire department personnel.                                        |                             |       |
|                                                                                          |                             |       |
| 4. EyewashRequired where personnel are exposed to or handling poisons, acids,           |                             |       |
| caustics, or toxic chemicals.                                                            |                             |       |
|                                                                                          |                             |       |
| 5. Fire ExtinguishersOne for every 3,000 square feet (or major fraction thereof) of     |                             |       |
| building space. Travel distance from any point to the nearest extinguisher will not      |                             |       |
| exceed 100 feet.                                                                         |                             |       |
|                                                                                          |                             |       |
| 6. First Aid KitsFirst aid kits must be readily available and checked weekly for        |                             |       |
| consumed items.                                                                          |                             |       |
|                                                                                          |                             |       |
| 7. First Aid-qualified PersonnelIf a medical facility is not readily accessible (due to |                             |       |
| time or distance), a crew member must be first aid-qualified and available on the        |                             |       |
| jobsite.                                                                                 |                             |       |
|                                                                                          |                             |       |
| 8. Hazardous Material Inventory SheetFor any hazardous material on the jobsite.         |                             |       |
| 9. Material Safety Data SheetsFor any hazardous material on the jobsite.                |                             |       |
| 10. Safety and Health ManualsThe 29 CFR 1926, Safety and Health Regulations for         |                             |       |
| Construction; EM 38511, Safety and Health Requirements Manual; or other                |                             |       |
| safety documents required on the jobsite as directed by the supported HHQ SOP.           |                             |       |
|                                                                                          |                             |       |
| 11. Temporary Fencing/BarricadesRequired for jobsites in actively used public           |                             |       |
| areas.                                                                                   |                             |       |
|                                                                                          |                             |       |
| 12. Toilet FacilitiesPortable facilities must be provided if toilet facilities are not  |                             |       |
| available.                                                                               |                             |       |
|                                                                                          |                             |       |
| 13. Warning SignsRed for immediate hazards, yellow for potential hazards.               |                             |       |
| Legend:                                                                                  |                             |       |
| CFR                                                                                      | Code of Federal Regulations |       |
| EM                                                                                       | engineer manual             |       |

## Jobsite Safety Checklist

| ITEM                                                                             | YES    | NO    |
|----------------------------------------------------------------------------------|--------|-------|
| Safety                                                                           |        |       |
| 1. All floor openings or trenches properly barricaded or covered.                |        |       |
|                                                                                  |        |       |
| 2. All rebar ends properly covered.                                              |        |       |
|                                                                                  |        |       |
| 3. All required vehicles have wheels chocked.                                    |        |       |
|                                                                                  |        |       |
| 4. Clean drinking water with plenty of cups.                                     |        |       |
|                                                                                  |        |       |
| 5. Crew members know location of closest medical facility.                       |        |       |
|                                                                                  |        |       |
| 6. Daily safety lecture given.                                                   |        |       |
|                                                                                  |        |       |
| 7. Emergency response planCrew members aware of plan, required assets           |        |       |
| available, plan rehearsal conducted by crew.                                     |        |       |
|                                                                                  |        |       |
| 8. Fire extinguisher dedicated to support the performance of hot work (e.g.,     |        |       |
| welding, cutting, soldering).                                                    |        |       |
|                                                                                  |        |       |
| 9. Fire extinguishers staged and checked within the last month.                  |        |       |
|                                                                                  |        |       |
| 10. Flag person used where vehicle traffic poses a danger/back-up guides         |        |       |
| used.                                                                            |        |       |
|                                                                                  |        |       |
| 11. Ground fault current interceptors/spider boxes in use for all temporary      |        |       |
| power.                                                                           |        |       |
|                                                                                  |        |       |
| 12. Loose materials secured against high winds.                                  |        |       |
|                                                                                  |        |       |
| 13. Overhead utilities secured before erection of scaffolds, and work on or near |        |       |
| power lines begin.                                                               |        |       |
|                                                                                  |        |       |
| 14. Personnel engaged in operations constituting an eye hazard use proper        |        |       |
| eye/face protection.                                                             |        |       |
|                                                                                  |        |       |
| 15. Personnel have proper hearing protection and other PPE.                      |        |       |
|                                                                                  |        |       |
| 16. Personnel performing hot work wearing protective clothing and other PPE.     |        |       |
|                                                                                  |        |       |
| 17. Power sources tagged reflecting recertification every 2 weeks.               |        |       |
|                                                                                  |        |       |
| 18. Power tools and extension cords visually inspected before use.               |        |       |
|                                                                                  |        |       |
| 19. Project site roped off.                                                      |        |       |
|                                                                                  |        |       |
| 20. Scaffolding handrails, toe boards, and bracing.                              |        |       |
|                                                                                  |        |       |
| 21. Underground utilities marked by dig safe authority, secured, and hand-       |        |       |
| located before machine excavation begins.                                        |        |       |
|                                                                                  |        |       |
| 22. Vehicle available to transport injured personnel to medical facility.        |        |       |
|                                                                                  |        |       |
| 23. Warning signs posted (e.g., hard hat area).                                  |        |       |
|                                                                                  |        |       |
| 24. Welders or light plants not used as power source.                            |        |       |
|                                                                                  |        |       |

## 6.3.5 Project Logbook

The project supervisor maintains a logbook documenting events and daily actions on the jobsite in order to have an accurate record and a basis for an assessment of the project status. Events and actions must be written down before they are forgotten. It is not always practical to fill out or update the appropriate management documents when events happen, so project supervisors use the logbook to capture the information and record it for later use. Figure 6-10 shows a project logbook sample page illustrating typical information recorded. Key information to record follows:


1. Date, weather, and timeline of daily events.

2. End of day progress of WIP for construction activities in-progress. Refer to paragraph 7.4.1 for further
information on calculating WIP.

3. Material received.

4. Equipment on the jobsite.

5. Timecard notes. Refer to paragraph 7.3 for information on labor accounting codes and timecards.

## 6.3.6 Construction Activity Summary Sheet

The project supervisor uses CAS sheets in conjunction with the project logbook to track and document events and actions. A CAS sheet becomes active when used to develop the next two-week schedule. Refer to paragraph 6.3.8 for information on developing a two-week schedule. Construction activity summary sheets perform two primary functions:


1. Resource management support for linking resources (e.g., support plan actions, labor, tools, equipment,
material) as determined in the detailed planning phase to the project schedule

2. Official documentation of actual project execution statistics as part of the project package.
Proper use of CAS sheets greatly reduces the chance of construction slowdown or stoppage due to a lack of resources or uncoordinated support plan action (i.e., safety approval, QC inspection, materials testing requirement). The majority of the resource requirements identified on the CAS sheet necessitate some action by the project supervisor, typically initiated during development of the two-week schedule. The project supervisor tracks these actions on the CAS sheets by highlighting the action required and also annotates whether it is a requisition for submission or an equipment request to turn in. For example, if a concrete request scheduled for Sept. 31 requires a lead time of 2 weeks, the project supervisor notes on the CAS sheet to turn in a single line item requisition by Sept. 16. Upon completion of a construction activity, the project supervisor updates the CAS sheet with actual start and finish dates, actual duration, and actual MDs expended using information from the project logbook and SITREP
input. This update information includes hours of direct labor under a construction activity, excluding hours under the X codes. Refer to paragraph 7.3 for information on labor reporting. A CAS sheet is closed out after it is updated, signed, and dated by the project's QC inspector and the project supervisor. A diagonal line drawn from corner to corner on the front of the CAS sheet indicates the closeout.

## Saturday 21 May

Weather: Sunny and clear with temps in the 70s 0655
Arrive at jobsite
0700
CA 03 10 00, 2 BUs

CA 03 20 00, 1 SW, 1 CE

CA 31 20 00, 1 EO, 1 UT

* BUCN, UA
1000
QC/Safety arrive, expressed concerns of worn-out ground fault current interrupter; change out for

new ones from CTR tonight
1025
QC/Safety depart
1100
BUC arrives with BUCN; put him to work on CA 03 10 00
1115
BUC departs with EO3; he is sick and will go to medical
1200
Depart for lunch
1245
Return from lunch
1300
BU1 on CA 03 20 00
1430
Operations officer arrives
1500
Operations officer departs
1700
Jobsite secured
End of Day Progress Construction
Total
Work
Percent
Activity
Work
Complete
WIP
03 10 00
1248 SF
1073 SF
86
03 20 00
1120 pieces
1120 pieces
100
31 20 00
2700 SF
1800 SF
67
Material Received 03 10 00
Form release
5 gallons
03 30 10
Cement type 1
3 bags

Sand, washed
6 cubic feet

Aggregate 3/8 inch minus
12 cubic feet
Equipment on-site
31 20 00
Front-end loader
1 EA
03 30 10
11S Mixer
1 EA
Timecard Notes Crew
031000
032000
312000
XO3
XO8
XO9
BU1

3

6


BU2
9
BU3
9
BUCN
4


5
CE3

9


SW3

9


EO3


4

5

UT2

8
1
Total
22
29
5
6
5
5
Man-hours


Legend:


BU2
builder second class (USN rating)
EO
equipment operator (USN rating)
BU3
builder third class (USN rating)
SF
square feet
BUCN
builder constructionman
SW
steelworker (USN rating)
CA
construction activity
UA
unauthorized absence
CTR
central tool room
UT
utilitiesman (USN rating)
EA
each

## 6.3.7 Level Iii Gantt Chart

The Level III Gantt chart is the primary visual scheduling tool a project supervisor uses to schedule and monitor progress of a project's construction activities. A Level III Gantt chart is printed by ES date for a specified time period and posted on the jobsite information board. The actual progress of the project impacts many management decisions. Any significant changes to construction progress, even on a single project, may significantly impact future schedule coordination, create resource availability conflicts, and disrupt company- or unit-level operations.

Using information from the project logbook and the CAS sheets, the project supervisor daily annotates the actual progress for each construction activity in progress on the Level III Gantt chart to reflect current project status and to avoid falling behind schedule. The daily annotation aids the project supervisor's early recognition of a construction activity falling behind schedule so that appropriate action can bring the project back on schedule. Refer to paragraph 7.5.2 for information on regaining the schedule. The following techniques, illustrated in figure 6-11, apply to annotating the project's Level III Gantt chart with actual progress status:


1. Update the Level III Gantt chart by coloring in with black the center piston to indicate activity start,
progress, and finish. If the activity starts early or finishes late, the center piston will be outside the baseline box. If an activity starts and finishes as scheduled, the center piston will be within the baseline box. The critical path is colored red and then shaded in with black to show progress. Refer to paragraph 3.7 for
further information on Level III Gantt chart symbols.

2. A solid vertical line represents the end of a SITREP reporting period. In this publication, SITREPs are at
two-week intervals, due the 15th and last day of the month. Managers adjust reporting requirements as
directed by their unit or HHQ SOP. A vertical string line, not shown in figure 6-11, moves each day to reflect the current date on the Level III Gantt chart as the project progresses. A dashed vertical line represents interim snapshots of project status on the Level III. A string line pinned in place may also serve this purpose.

3. Actual WIP per construction activity is reflected on the Level III Gantt chart by a solid or dashed vertical
line as discussed above. The vertical line, representing a specific date, deflects left or right (an arrow) for each construction activity to indicate its current progress. An arrow to the left indicates a construction activity behind schedule; an arrow to the right indicates a construction activity ahead of schedule. The
numerical percent complete for each construction activity follows the construction activity bar. This data
should match SITREP reporting data.

4. In the example, a vertical dashed line indicates project status at the close of business on May 20.
Construction activities 017000 and 311000 are 100 percent complete. Construction activity 031000 is 80 percent complete and 1 day ahead of schedule. Construction activity 032000 is 100 percent complete and 1
day ahead of schedule. Construction activity 312000, a critical-path activity, is 1 day behind schedule. If this activity is not completed on time, it will impact other construction activities on the critical path. The project supervisor must take immediate action to correct the situation on construction activity 312000 or risk failing to complete the project on time. This example shows the value of using the Level III Gantt chart to see the big picture of a project.

## 6.3.8 Two-Week Schedule

The two-week schedule, also referred to as weekly goals, is the primary management support tool the project supervisor uses to manage near and far horizon coordination and planning. Successful project supervisors manage their projects from the following three perspectives:


1. Work in Progress. The project supervisor or an assistant is always on the jobsite to directly supervise the
construction effort underway.

2. Near Horizon. The list of construction activities scheduled for the next 2 weeks ensures an uninterrupted
flow of resources to the project. Project supervisors:

a. Coordinate support element and civilian subcontractor work.

b. Ensure material requests (i.e., single line item requisitions) are turned in and deliveries are scheduled.

c. Ensure equipment requests are turned in, confirmed, and approved.

d. Ensure QC tests, excavations permits, and other support requests are submitted and approved.

e. Take action on FARs and design change directives (DCDs).

3. Far Horizon. A list of construction activities scheduled for 3 weeks out to 3 months controls any LL items
which, if not tracked, could eventually cause a work stoppage or delay. Project supervisors:

a. Follow up on outstanding 30/60/90-day material requirements plan and LL items.

b. Plan coordination of support element and civilian subcontractor's work.

c. Track funding status.

d. Plan equipment and tool rental requirements.

## 6.3.8.1 Significance Of Setting Goals

Project supervisors set goals and use the two-week schedule to achieve three functions:


1. Plan. The two-week schedule determines the specific actions and resources required to achieve the stated
goals of completing specified construction activities in the established time period.

2. Communicate. The two-week schedule provides a means to communicate intentions and requirements up,
down, and across the organization. It provides awareness of what needs to be done for mission
accomplishment.

3. Accomplish. The two-week schedule provides a means for the project supervisor to set priorities, and
direct the crew's focus on specific tasks to accomplish the stated goals of the mission. It provides the means to create unity of effort and instill a sense of urgency for not only the project crew, but across the entire organization.

## 6.3.8.2 How To Use The Two-Week Schedule

Project supervisors develop a two-week schedule using CAS sheets, Level III Gantt chart, BOM, and 30/60/90-day material requests. They typically cover a two-week period, are revised weekly, and are submitted to the project manager via the project supervisor. The project manager presents the two-week schedule at the weekly operations meeting and distributes material, equipment, and support action requests. Specific procedures for frequency and presentation process may vary between engineer organizations (refer to unit or HHQ SOP requirements). The two-week schedules, used in the crew member briefings described in paragraph 6.3.2, provide ongoing project status updates to the chain of command, MLO, and other support elements.

The two-week schedule consists of the following three parts:


1. Part 1 includes the work scheduled for a 14-day period. The items of work listed on the two-week schedule
must satisfy the following requirements:

a. Be clear and measurable.

b. Be included on the Level III Gantt chart for that period.

c. Reflect when a project is behind schedule, why it is behind schedule, and how it is going to get back on
schedule.

2. Part 2 lists the tool and equipment requirements for the two-week period.

3. Part 3 lists the material requirements for the two-week period.
This management support tool is used primarily by the project supervisor to ensure that all tools, equipment, and materials are either on the jobsite or requested with sufficient lead time to ensure availability. The two-week schedule also helps management of support actions and events (e.g., engineering services, excavation/digging permits, road closures, utility interruption requests). Any deviation from the schedule of even a day or two can have far-reaching impacts (e.g., affecting the concrete supplier's delivery availability, the hired crane operator availability, additional costs, support elements actions) that the project supervisor and the chain of command must mitigate. Figure 6-12 illustrates an example of a two-week schedule. The project supervisor uses the following forms to request and schedule services and events:


1. Figure 6-13. Engineering Services Request Form

2. Figure 6-14. Excavation Request Form

3. Figure 6-15. Road Closure Request Form

4. Figure 6-16. Utility Interruption Request Form

5. Figure 6-17. Concrete Placement Clearance Form

6. Figure 6-18. Asphalt Placement Clearance Form.


## Engineering Service Request

PART I (To be completed by requester)

## Excavation Request

INTERNAL PUBLIC WORKS ROUTING
WORK CENTER
APPROVED/DISAPPROVED
SIGNATURE
DATE
PHONE
REMARKS

Line Crew


Water Crew


Engineering

## Public Works Department Endorsement Road Closure Request

INTERNAL PUBLIC WORKS ROUTING
WORK
CENTER
APPROVED/DISAPPROVED
SIGNATURE
DATE
PHONE
REMARKS

## Public Works Department Endorsement Utility Disruption Request

Public Works Department/Base Operations Support

INTERNAL PUBLIC WORKS ROUTING
CODE
WORK CENTER
APPROVED/ DISAPPROVED
SIGNATURE
DATE
PHONE
REMARKS

Line Crew


Water Crew


Engineering

## Public Works Department Endorsement Concrete Placement Clearance Form

REQUIREMENTS
| ITEM                                            | N/A    | CREW    |
|-------------------------------------------------|--------|---------|
| LEADER                                          |        |         |
| QC                                              |        |         |
| SPEC                                            |        |         |
| ITEM                                            | N/A    | CREW    |
| LEADER                                          |        |         |
| QC                                              |        |         |
| SPEC                                            |        |         |
| Subgrade Prep                                   |        |         |
| Elevation                                       |        |         |
| Dimension                                       |        |         |
| Compaction                                      |        |         |
| Capillary Barrier (sand)                        |        |         |
| Vapor Barrier                                   |        |         |
| Misc. (insect, drain rack)                      |        |         |
| Forms                                           |        |         |
| Elevation                                       |        |         |
| (elevation and location)                        |        |         |
|                                                 |        |         |
| Dimensions                                      |        |         |
| (elevation and location)                        |        |         |
|                                                 |        |         |
| Alignment                                       |        |         |
| Bracing                                         |        |         |
| Condition                                       |        |         |
| Keyways                                         |        |         |
| Water Stop                                      |        |         |
| Embedded Items                                  |        |         |
| Anchor Bolts                                    |        |         |
| Sleeves                                         |        |         |
| Miscellaneous                                   |        |         |
|                                                 |        |         |
| (cylinders, slump cone) arranged                |        |         |
| for onsite                                      |        |         |
| Size                                            |        |         |
| are to be taken prior to placement of concrete. |        |         |
| Location and Spacing                            |        |         |
| Chairs (meshups)                                |        |         |
| Bracing                                         |        |         |

## Asphalt Placement Clearance Form

Project Title:
N/A
Project
Supervisor
QC Specialist
Part I Subgrade Prep


Materials (specifications)


Compaction


Miscellaneous


Part II Base Course


Materials (specifications)


Compaction


Embedded Structures


Blue Top Elevation


Miscellaneous


Part III Asphalt Prime


Type (specifications)


Rate of Application


Application Temperature


Cure


Edge Preparation


Other


Part IV Asphalt Mix Requirements


Design


Extraction Tests


Marshall Stability


Placement Temperature


Part V Equipment (onsite/good condition)


Spreader


Breakdown Roller


Intermediate Roller


Finish Roller


Hand Tools (e.g., rakes, shovels)


Cleanup Equipment


Barricades or other Traffic Control


Other (specify)


Part VI Order Specification:
QTY:
Date of Delivery:
Submitted By: ____________________________
Project Supervisor
QC Inspector

## 6.4 Material Management Considerations

Construction work cannot happen unless the necessary materials are delivered to the jobsite on time. Leaders at all levels of construction project management must familiarize themselves with the logistics procedures of the supporting organization, monitor project costs, and track material from order through receipt at the jobsite. The concept of MLO is not universal; in this publication MLO is modeled after the NCF. However, the principles of material management discussed in paragraphs 6.4.1 thru 6.4.11 apply to other military service engineering units.

## 6.4.1 Financial Awareness

Project managers are responsible for financial management of assigned projects. Project supervisors must be aware of material costs and their impact on the project's budget. Key questions to ask include:


1. What is the maximum funding amount allowed for the project?

2. How much available funding remains?

3. Is it enough to finish the project?
When a project comes on line, the client provides funding to complete the project as originally estimated to HHQ. The funding goes to the HHQ to purchase CONUS material and/or to the engineering unit and its detachments to buy materials locally. The amount of funding locally will depend on the amount of project material purchased in CONUS rather than the project location. Base/station fiscal departments typically hold the local purchase funding, which is tracked by MLO or an engineering unit's financial office. Figure 6-19 shows a project cost worksheet to assist managers with tracking project costs.

## Project Cost Worksheet

PROJECT TITLE:
ITEM
FUNDS ($)
1.
ORIGINAL ESTIMATE WITHIN SCOPE:
Architect/engineer's estimate for the original BOM.

2.
FUNDS AUTHORIZED/PROVIDED:
The amount of money HHQ provided to purchase materials locally.

3.
ACTUAL EXPENDITURE COST:
Cost of materials MLO has received and paid for.

4.
PIPELINE COST:
Cost of materials MLO has received or ordered, but has not paid for.

5.
FUTURE FUNDING REQUIREMENTS:
Materials needed in the future, but not ordered.

6.
TOTAL MATERIAL AND SERVICES COST:
Cost of all materials paid and unpaid, ordered and not ordered (= 03 + 04 + 05).

7.
FUNDING CONTINGENCY:
Ten percent of the sum of pipeline plus future funding = 10% (04 + 05).

8.
 ESTIMATE-AT-COMPLETION:
The projected cost of the completed project (= 06 + 07).


Although MLO controls the project funds, the project supervisor is responsible to complete the project within the budgeted cost. Every time a BOM add-on/reorder item is submitted, the final project cost increases and the funding remaining to complete the project decreases. Information for status of project cost derives from financial reports published by MLO, base/station fiscal departments, or the project manager's own record. These reports vary across the military services, so refer to unit financial SOP for guidance.

## 6.4.2 Material Tracking

Project supervisors determine project material status through various reports published by the supported HHQ, the engineering unit MLO, or financial organization. These reports reference materials and services by BOM line item number. Quantities on these reports should match the quantities on the BOM; if they do not, investigate the discrepancy. Tracking reports typically provide a listing, by project and by BOM line item number, of all materials received, on order, issued, as well as material location in MLO. Refer to unit SOP for information on the specific reports used and frequency provided. Material is ordered during the detailed planning phase using the BOM add-on/reorder request in conjunction with the LL items listing and 30/60/90-day material plan. Higher headquarters logistics organization and the engineering unit MLO order and track material status. Project managers receive reports from HHQ and MLO to track individual project material. Project supervisors use these reports in conjunction with the BOM and CAS
sheets to track material receipts to MLO. Eventually, materials are requested from MLO using the two-week schedule and single line item consumption/requisition documents prepared for each item.

## 6.4.3 Authorization For Approval And Receipt Of Material

All material transactions (receipt and return) with MLO are documented with a single line item consumption/ requisition document. Material liaison office and other logistics organizations use established processes to ensure accountability for ordering and receiving materials. Project supervisors submit a memo to MLO via the chain of command listing the personnel authorized to requisition and receive material. The project supervisor must be authorized to requisition material. Material liaison office requires that one person cannot both requisition and receive a material item. Any person with signature authorization to approve or receive material may sign (red ink only) returns of unused materials. Refer to unit SOP for information on the specific routing and approval levels.

## 6.4.4 Project Material Issue And Jobsite Delivery

Project supervisors are responsible for material management at the jobsite. They submit single line item requisition documents in conjunction with the two-week schedule through the project manager to draw on-hand materials and specialty-ordered project tools from MLO. Refer to unit SOP for information on the specific procedures used by MLO. The project supervisor initiates local purchase actions. In general, MLO procures no local purchase material until it is requested by the project supervisor. This request may be in the form of a 30/60/90-day material list or a single line item requisition turned in to MLO several weeks in advance. Lead times for obtaining equipment and materials vary from several days for materials in the MLO yard to several weeks for equipment rented from a private contractor. If MLO needs a lead time of 2 weeks for a concrete request and the placement is scheduled for Sept. 30, make a note on the CAS sheet to turn in a single line item requisition by Sept. 8. If MLO's turnaround times are unclear, ask for an explanation. Single line item requisitions can be filled out and retained in the project package weeks or months in advance. Dropping off single line item requisitions at MLO 3 days before the material is needed (for material in the yard) is better than short-fused, "I need it now" requests. The project supervisor should consider 3 days a minimum required lead time for requesting material from MLO. The Material liaison office can operate more effectively without short-fused requirements, which means they must drop what they are doing to get the material. If given more lead time, MLO can provide better service to all project sites.

Material receipt, storage, and use are important considerations for construction project execution. The client pays for all the materials on a construction project and expects engineers to protect project materials from theft, misuse, abuse, and damage by handling, weather, or vandalism. Once materials are on the jobsite, the project supervisor must protect them. Store materials indoors, if possible, or off the ground outdoors. Lock up easily pilfered,
high-value items. Project supervisors answer the following questions regarding project material considerations:


1. Is there easy access for material delivery and handling?

2. How much material is needed onsite?

3. How big an area is available to store material onsite?

4. Has a lay-down site been approved by the activity PW/BOS organization?

5. Can material be stored safely onsite? Can the material be secured?

6. Has the activity security organization been informed of the lay-down site?

7. Is material stored properly? Are materials exposed to the weather?

8. Are MSDSs available for materials that require one, and is it the appropriate material?
Refer to figure 6-2 for further information on jobsite material considerations. Project supervisors may appoint a material custodian responsible for ensuring jobsite materials are accounted for, maintained, and used for their intended purpose. On a large project, project supervisor may assign a material custodian for each trade assigned to the project. Material management responsibilities include the following tasks:


1. Requisition, receipt, storage, and issue, as well as inventory and return of excess materials provided, to
support the project per unit SOP; identification of discrepancies; and initiation of or follow-up on resolution actions

2. Provision of a secure storage area for materials

3. Documentation of daily receipt and use of project material on the jobsite in the following:

a. Project logbook

b. Construction activity summary sheet

c. Bill of materials.

4. Maintenance of a damaged materials record in the project logbook.

## 6.4.5 Material Borrow/Transfer

A project supervisor may borrow material from another ongoing job. If MLO has required material waiting for a project, but another job has the identical item onsite, the operations officer can authorize borrowing the on-site material if MLO can replace it before it is needed on the other project. Borrowing material is not recommended and must be carefully considered even for high-priority projects. The project supervisor submits a material borrow/transfer request, as shown in figure 6-20, and tracks items in a borrow/transfer log, as shown in
figure 6-21. Refer to unit SOP for information on the specific procedures used by MLO. Project materials on hand may be transferred to another project having identical materials currently requisitioned, which will resupply the borrowed materials.

## Material Borrow/Transfer Request

1. Request authorization to transfer the following material between the indicated projects:

| From: ___________________________                                                  |                                     | To:_____________________________      |
|------------------------------------------------------------------------------------|-------------------------------------|---------------------------------------|
| Project: __________________________                                                |                                     | Project: _________________________    |
| BOM Line Item Number:_____________                                                 |                                     | BOM Line Item Number: ____________    |
| Description:_______________________                                                |                                     | Description: ______________________   |
| Quantity on Hand/Required: ____/____                                               |                                     | Quantity on Hand/Required: _____/____ |
| 2. Reason for request:____________________________________________________________ |                                     |                                       |
| ______________________________________________________________________________     |                                     |                                       |
|                                                                                    | Signature: ________________________ |                                       |

## Operations

| Quality Control:                                                                | Approved/Disapproved:                | Date:_______________________    |
|---------------------------------------------------------------------------------|--------------------------------------|---------------------------------|
|                                                                                 | Signature: _________________________ |                                 |
| Planning and Estimating:                                                        | Approved/Disapproved:                | Date:_______________________    |
|                                                                                 | Signature: _________________________ |                                 |
| Operations Officer:                                                             | Approved/Disapproved:                | Date:_______________________    |
|                                                                                 | Signature: _________________________ |                                 |
| Comments:______________________________________________________________________ |                                      |                                 |

## Material Liaison Office

1. The approved transfer has been completed, and the material is ready for issue.
2. The following action has been initiated to repay the loaning project: _________The material has been ordered. Awaiting requisition number. _________The material was already on order under requisition number ____________, and upon receipt, it will be transferred to the loaning project as payback. _________The material was reordered under requisition number _____________, and upon receipt, it will be transferred to the loaning project as payback.
_______________________________
Material Liaison Officer
___________

## Borrow/Transfer Log

DATE LOANED
DATE REPAID
DESCRIPTION
BORROW BOM LINE ITEM NUMBER
LOANER BOM LINE ITEM NUMBER

## 6.4.6 Excess Material

Excess material originates when completed or canceled project material is declined by the client and becomes available for other use. Transfer of excess materials to a specified project reduces cost or time.

Project supervisors are required to screen the excess list regularly published by MLO. If items on the list can be used on upcoming construction activities, the project supervisor submits a material borrow/transfer request through the project's chain of command. The project supervisor or assigned crew leaders are responsible for canceling the original BOM purchase order by a memo to MLO. Refer to unit SOP for information on the specific procedures and approval levels.

## 6.4.7 Returning Project Material

Project supervisors return to MLO any project materials issued and unused, specialty project tools, and/or equipment that is the property of the client. These items remain project materials until they are transferred to the client or the client cedes ownership in writing. Materials are returned using a single line item consumption/requisition document written in red ink.

## 6.4.8 Add-On/Reorder Materials

Project supervisors submit a BOM add-on request when additional material items to what is already on the BOM
are required or a reorder request if a new material item not already on the BOM is required. Refer to paragraph 4.3.3 for information on a BOM add-on/reorder request and justification.

## 6.4.9 Concrete, Asphalt, Sand, Or Aggregate Request

Project supervisors use a concrete, asphalt, sand, or aggregate request form, as shown in figure 6-22, to schedule the delivery of concrete, asphalt, and concrete components (cement, sand, aggregate) from local vendors and/or a military engineer plant. Supervisors submit one copy of the form with a single line item requisition for each BOM
line item (i.e., concrete, sand, cement, aggregate, or asphalt) to MLO. Allow a minimum of 15 working days for routine scheduling. Prior to MLO ordering asphalt or concrete, QC completes an asphalt or concrete clearance form giving MLO clearance to order the product. The QC staff and MLO coordinate a final delivery schedule. Canceling a scheduled asphalt or concrete delivery requires a 24-hour-minimum notice to MLO. The vendor accommodates requests for rescheduling on a space/time availability basis; otherwise, the routine scheduling procedures is utilized.

## 6.4.10 Long Lead Item Follow-Up

Project supervisors are responsible for the periodic review, update, and submittal of the project's LL items list to MLO. This form indicates which outstanding LL items still require status monitoring. Refer to paragraph 2.3.9 for information on developing an LL item list.

## Concrete, Asphalt, Sand, Or Aggregate Request

Date:________________ From:
______________________________
To:
MLO

Via:
(1) Quality Control Subject:  CONCRETE, ASPHALT, SAND, OR AGGREGATE REQUEST

| 01.    | Materials: Concrete, Asphalt, Sand, Aggregate (circle one)                 |
|--------|----------------------------------------------------------------------------|
| 02.    | Date Required: ___________________________________                         |
| 03.    | Time Required:___________________________________                          |
| 04.    | Amount Required:_________________________________                          |
| 05.    | Sequence of Delivery:_________________________________________________     |
| 06.    | Specifications/Comments:______________________________________________     |
|        | ___________________________________________________________________        |
| 07.    | Project Number:_______________ Project Title: ____________________________ |
|        | Activity Number:_______________                                            |

## Qc Endorsement

| 01.                                                                        | Request is forwarded APPROVED/DISAPPROVED.                           |
|----------------------------------------------------------------------------|----------------------------------------------------------------------|
| 02.                                                                        | Comments: __________________________________________________________ |
| __________________________________________________________________________ |                                                                      |

## Mlo Endorsement

| From:    | MLO                                                                                           |
|----------|-----------------------------------------------------------------------------------------------|
| To:      | _______________________                                                                       |
| 01.      | Requisition Number:___________________________________________________                        |
| 02.      | Any changes affecting delivery of materials requires IMMEDIATE notification of all concerned. |

## 6.4.11 Hazardous Materials

Project supervisors designate and train per their unit SOP a project crew member as an HM/HW representative.

The project supervisor and HM/HW representative are responsible to ensure:


1. An inventory of HM for the project sites is submitted.

2. The MSDS logbook is kept on the project site.

3. Personnel are adequately trained for the HM in use, and follow safety measures listed on the MSDS.

4. Containers for temporary use are correctly labeled.

5. Spill kits are positioned at satellite HM storage areas.

6. Hazardous material is stored with compatible materials.

7. Hazardous waste is handled correctly per the unit SOP.
Project supervisors inspect the material at MLO to prepare for receipt and storage on the jobsite, paying particular attention to HM storage requirements. No more than 2 weeks of material is stored at the project site. Material liaison office ensures an MSDS is provided with HM and that the item is included on the unit's authorized user list. To return to MLO, HM must be in the original containers, in serviceable condition, and accompanied by the MSDS.

## 6.5 Tool Management Considerations

Project supervisors are responsible for accountability, maintenance, and proper use of tools on the jobsite. Each military service has different procedures on how to manage tools, so it is important to read and use the unit or supported unit SOP.

## 6.5.1 Authorization For Approval And Receipt Of Tools

Accountability starts with the authority to check-out tools. Submit signature authorization cards per unit SOP to the central tool room or supporting organization.

## 6.5.2 Jobsite Responsibilities

The project supervisor must have the right tools available and in proper working order for the crew to accomplish its work. The project supervisor must consider tool storage, access, and maintenance when organizing the jobsite.

Supervisors may assign a tool custodian to assist with these responsibilities, which include the following tasks:


1. Performance of a thorough inventory of all tools provided to support the project per the unit SOP, usually
on a biweekly basis.

2. Maintenance of tools, identification of discrepancies, and initiation of or follow up on resolution actions.

3. Provision of a secure storage area for tools.

4. Establishment of accountability procedures. Project supervisors authorize custody of tool kits to crew
members (usually the senior individual in a trade) to ensure proper chain of custody and safekeeping.
Check in and check out tools daily. Lost tools are charged to the individual who last had custody. Project tools bought with the project funds require special accountability since they are the property of the client
and must be offered to the client at the end of the project.

5. Record management of lost and damaged tools to be replaced, per unit SOP. Submit required paperwork as
quickly as possible, usually every 2 weeks during tool kit inventories, to have tools replaced.

## 6.6 Equipment Management Considerations

Project supervisors are responsible for accountability, maintenance, and proper use of equipment (also known as civil engineering support equipment (CESE)) on the jobsite. Project supervisors must take ownership of assigned equipment and instill that same sense of ownership in the crew members. This is a significant issue because of the dollar investment that equipment represents. For example, it does no good to complete ahead of schedule and under budget a $45,000 project with quality construction if it includes $35,800 worth of equipment repair and replacement cost due to negligent actions. Equipment is usually the most costly and most dangerous of all resources on a jobsite.

## 6.6.1 Equipment Considerations

Key equipment considerations include:


1. Jobsite Organization. Access, visitor parking, construction equipment staging, traffic flow, and
environmental protection for vehicle petroleums, oils, and lubricants are key considerations. Refer to
figure 6-2 for further information on jobsite equipment considerations.

2. Coordination of assigned equipment's preventive maintenance schedule and awareness of how it may
impact the construction schedule. Coordinate with field maintenance crews rather than turning equipment back into the shop for maintenance. Remember to give oversight of rental equipment the same consideration and maintenance.

3. Equipment Operator Licensing and Training. Personnel are licensed operators for and trained on the
equipment used for the assigned task(s).

4. Equipment Operator Accountability. If a piece of equipment assigned to a project comes with an equipment
operator, that operator is accountable to the project supervisor for the duration of the equipment assignment.

5. Equipment Management Procedures:

a. Determine if equipment is to remain on the jobsite for an extended period of time.

b. Determine who is responsible for checking out and turning in daily trip tickets for each piece of
equipment.

c. Refer to the unit SOP for specific equipment management procedures.

6. Equipment Accountability:

a. Assign someone to be directly accountable for each piece of equipment.

b. Ensure physical security and weekly inventory of equipment.

c. Ensure accountability of equipment and vehicle keys, fuel keys, and associated documents, including
physical security of equipment, vehicles, and keys after duty hours.

## 6.6.2 Jobsite Responsibilities

Project supervisors are responsible to ensure crew members properly operate and maintain equipment on the jobsite. An equipment custodian may be assigned to assist with these responsibilities, which include the following tasks:


1. Operator Responsibilities:

a. Equipment used for intended purpose and not abused

b. Abuse and neglect reported and not overlooked

c. Documentation (including photographs) of any damage to equipment or vehicles prepared immediately.

2. Maintenance Responsibilities:

a. Prestart inspections and first echelon maintenance conducted by assigned operator daily

b. Equipment safe, clean, and maintained, including engine oil and coolant level checks, washing, and
lubricating

c. Prompt documentation and report of any discrepancies.

## 6.7 Visitor Considerations 6.7.1 Visitors

All visitors are important and should be treated with respect and professionalism. The two types of visitors
are: unofficial visitors, with whom unit personnel deal on a regular basis in the execution of their duties; and official visitors, who interact with the unit's command in an official capacity. Create a visitor package that can be customized for types of visitors. The project supervisor makes an important impression upon official visitors when presenting the job and should have military bearing and speak positively. A cluttered site raises questions of quality, safety, and construction ability. For a scheduled visit, ensure the crew is briefed, and the project site is in good order, as discussed in paragraph 6.2.2. Have safety items (e.g., hard hats, ear plugs, eye protection) on hand for visitors. Meet and greet visitors as soon as they arrive on the project site. If involved in a critical evolution, the project supervisor should apologize to the visitors and return as soon as possible. While overlooking the project site, the project supervisor introduces leaders, project title, project number, and crew members. The project supervisor then guides the visitors around the jobsite. No one, not even unit personnel, should walk around unescorted. The exception is the QC or safety inspector who conducts daily inspections and has authority to walk around freely.

Point out key activities in progress. Take the time to answer questions by having crew members explain the activities. If a visitor approaches a working crew member, that worker should find a safe breaking point in the work and then address the visitor. Render the appropriate courtesies, but never at the expense of safely stopping the work. Ask visitors if there is anything that they would like to see. End the visit by thanking them for their interest in the project. Allow the visitors to leave with an impression that the supervisor knows how to do the job. If unsure how to answer a question, a project supervisor should find the right answer before getting back to the visitors. Always get back to the visitors with an answer. Visitors will carry an impression, good or bad, back to HHQ. The entire construction team, including the client, PW/BOS, and the contracting office should be notified by the unit prior to any visits by non-unit personnel E8 and above.

## 6.7.2 Visitors Briefing

Project supervisors should escort visitors to the field office for a visitor's briefing. Use the briefing format as presented in paragraph 5.3.5 with the following content:


1. Project Scope. Paint a picture so that anyone unfamiliar with the project can visualize the goal. State the
ultimate purpose of the project/facility. Stick to general descriptions, and avoid details unless asked specific questions. Explain the project schedule to the visitors using the Level III Gantt chart. If the project is behind schedule, explain how the crew will catch up.

a. Activities. State the progression of work in phases or master activities (i.e., "We plan to place 100 cubic
meters of 200 cubic meters of concrete for the project, which will complete the first of two basketball courts").

b. Time. State the total number of MDs estimated and how much the crew is tasked to complete.

c. Manpower. State the crew size and how it may change as work progresses. State the support element
requirements.

d. Material. State the general status of material, identify any critical material deficiencies, and describe
what is being done to correct the deficiencies.

e. Equipment. State phases that require equipment and identify any availability issues that would affect
them.

2. Client. Identify the client and the client's expectations.

3. Budget. State what the project funds are for the overall project.

4. Civilian Subcontractors. Give a brief description of the civilian subcontractors' part of the project.

5. Project Management. Highlight the top three QC and safety concerns and what measures will satisfy those
concerns. Point out the project items of special interest:

a. Quality Control. State the major QC issues involved with the scope (e.g., concrete
placement/preparation, mechanical/electrical material and code requirements, difficult or unique
specifications) and know the specifications for each.

b. Safety. State the project's goal for a proactive safety posture. Name the project's safety representative.
Outline the safety plan. Describe the morning's safety lecture.

c. Hazards. State the major hazards involved with the scope (e.g., trenching, scaffolding, electrical,
confined spaces) and what actions are in place or being taken to mitigate the hazards.

d. Concerns. Describe concerns for the day's tasks and remedies.

e. Delay Factors. List major RFIs and design issues affecting progress (i.e., site work, structural questions,
critical-path activities). Do not blame problems on the infamous "they." It is "our" project, and "we" control its destiny. If an issue is being worked at a higher level, then state that fact, but do not place blame on another unit.

6. Photos. Show photos displaying the project's progress and, comment on each.

## Chapter 7 Project Monitoring 7.1 Introduction

Managers implement monitoring procedures to facilitate project execution and control. Monitoring is essential to evaluating the status of a project by comparing the scheduled progress to the actual progress. Managers employ several systems to facilitate project monitoring:


1. Situation reports

2. Labor reporting and timecards

3. Data computations for SITREP input

4. Controlling procedures and corrective actions to keep the schedule.

## 7.2 Unit Situation Reports

Engineering units are required by the supported HHQ to provide construction project SITREPs. Refer to unit SOP for specific SITREP format and reporting requirements since each military service has unique requirements. Refer to paragraph 7.4 for information on SITREP input provided by the project supervisor.

## 7.2.1 Meeting The Scheduled Project Completion Date

Scheduled project completion dates and intermediate tasking milestones are commitments that must be kept and may have significant negative impact if not achieved. Higher headquarters conducts an in-process review of construction projects at or about the 30-day mark. At this point, the operations officer and project managers set a firm schedule with HHQ, committing the unit to meeting the scheduled project completion date.

Project supervisor informs the project manager as soon as the scheduled completion date is no longer achievable. Refer to paragraph 7.5.2 for information on regaining a project schedule. If the company leadership cannot regain the project schedule, they inform the operations officer. The clients rely upon the facility delivery on the scheduled date, and delays impact their plans. Delays may also impact the follow-on engineering unit schedule.

## 7.2.2 Photographic Coverage

Engineering units provide HHQ with digital pictures of each active project on a regular basis as part of unit SITREP reporting. Pictures indicate construction milestones and coordinate with SITREP comments. The point of reference for pictures provides the broadest coverage utilizing the same view over time to clearly show sequence of construction progress. Units also provide pictures of working crew members and major construction evolutions depicting engineers in action for historical and public affairs purposes. The project supervisor is responsible to ensure photos reflect professionalism, and do not show safety violations.

## 7.3 Labor Reporting

Project supervisors use timekeeping procedures to analyze how they use their assigned labor assets. Labor accounting provides data for construction management and statistics calculations.

## 7.3.1 Labor Accounting Codes

Labor accounting requires standardized codes for reporting. Project supervisors use the following labor accounting categories and codes on timecards. Refer to appendix F for further information on labor accounting codes.


1. Direct labor.

2. Indirect labor. Figure 7-1 lists indirect labor codes.

3. Readiness and training.

## 7.3.2 Timecards

Project supervisors prepare daily timecards reflecting actual man-hours expended by all personnel assigned to the project. Timecards are the most accurate way to record actual man-hours on a construction project. It is imperative that project supervisors and assigned crew leaders fill out timecards honestly and accurately. Timecards are used to:


1. Monitor the efficiency and accountability of assigned personnel

2. Provide data for SITREP input.
A support element crew leader uses the same timecard as the lead element crew leader (may also be the project supervisor) but indicates that it is for the support element crew only. The support element crew leader fills out the timecard in duplicate while on the project. This timecard reflects all support element labor and is signed by both the project supervisor and the support element crew leader. Each support element crew leader turns in a timecard to the chain of command. The project supervisor keeps a copy of each support element timecard and turns it in with the lead element timecard. This procedure allows the lead element project supervisor and project manager to monitor the effort expended by the support elements and the time charged against the project.

INDIRECT
LABOR CODE
DESCRIPTION
XO1
Equipment, Repair, and Records
XO2
Project and Camp Maintenance Support
XO3
Project Management
XO4
Location Moving
XO5
Project Travel
XO6
Material Support
XO7
Tools
XO8
Administration and Personnel
XO9
Lost Time
XO10
Other

Project supervisors record all timecard data daily on a two-week labor summary prior to submitting the timecards to the chain of command. This two-week labor summary provides the data used to develop SITREP feeders, track actual MDs per construction activity, and calculate crew availability. Labor is recorded to the nearest whole
man-hour. If more than one labor category applies to a specific man-hour, the project supervisor uses the dominant category for reporting. Figure 7-2 illustrates a sample lead element/support element timecard, and figure 7-3 illustrates a sample two-week labor summary. Refer to paragraph 3.3 for further information on converting man-hours to man-days.

## 7.4 Project Situation Report Input

The SITREP feeder prepared by the project supervisor provides data for recording actual progress on the
Level II Gantt chart and the unit SITREP required by HHQ. Military engineers use two primary methods to calculate actual progress of a construction project:


1. Work-in-place. The completed quantity of work divided by the total quantity of work yet to be performed,
expressed as a percentage.

2. Man-days Earned. The portion of estimated or baseline MDs corresponding to the percentage of WIP.

## 7.4.1 Work-In-Place Method

The project SITREP feeder format uses the WIP method. Refer to figure 7-4 for a sample project SITREP feeder discussed in paragraphs 7.4.1.1 thru 7.4.1.6. Information for the Percent Complete Estimated, Master Activity Number, Master Activity Description, and the Man-day Estimate columns come from the project's Level II Gantt chart. Refer to paragraph 3.9 for information on how to develop a Level II Gantt chart. Weighted Percent (column b) is equal to the Man-day Estimate (column a) divided by the Total Project Man-day Estimate.



## Lead Element/Support Element Time Card

031000
032000
312000
XO3 XO8
X09
Total
Crew Members
Assigned
Direct Labor by Construction Activity Number
Indirect Labor
Training
BU1 BROWN

3
6

9
BU2 SMITH
9

9
BU3 JONES
9

9
BUCN WHITE
4
5

9
CE3 GREEN

9

9
SW3 WILLIAMS

9

9
EO3 WILSON
4
5

9
UT2 JOHNSON

8
1

9
TOTAL MAN-
HOURS
22 29
5
6 5
5

72

## Project Sitrep Feeder

| Company/Detachment: CHARLIE                                                                    | % Complete Estimated:    |
|------------------------------------------------------------------------------------------------|--------------------------|
| MASTER                                                                                         |                          |
| ACTIVITY                                                                                       |                          |
| (MA)                                                                                           |                          |
| WEIGHTED                                                                                       |                          |
| PERCENT                                                                                        |                          |
| (%)                                                                                            |                          |
| MA %                                                                                           |                          |
| COMPLETE                                                                                       |                          |
| (WIP)                                                                                          |                          |
| PROJECT %                                                                                      |                          |
| COMPLETE                                                                                       |                          |
| EARNED                                                                                         |                          |
| MAN-DAYS                                                                                       |                          |
| MAN-DAYS                                                                                       |                          |
| REMAINING                                                                                      |                          |
| MAN-                                                                                           |                          |
| DAYS                                                                                           |                          |
| ACTUAL                                                                                         |                          |
|                                                                                                | MAN-DAY                  |
| ESTIMATE                                                                                       |                          |
| (TASKED                                                                                        |                          |
| BASELINE)                                                                                      |                          |
| NUMBER                                                                                         |                          |
| (NO.)                                                                                          |                          |
| DESCRIPTION                                                                                    |                          |
|                                                                                                |                          |
|                                                                                                |                          |
| 01                                                                                             | General                  |
| 31                                                                                             | Earthwork                |
| 03                                                                                             | Concrete                 |
| 04                                                                                             | Masonry                  |
| 05                                                                                             | Metals                   |
| 06                                                                                             | Woods                    |
| 07                                                                                             | Moisture                 |
| 08                                                                                             | Openings                 |
| 09                                                                                             | Finishes                 |
| 10                                                                                             | Specialties              |
| 22                                                                                             | Plumbing                 |
| 26                                                                                             | Electrical               |
|                                                                                                |                          |
|                                                                                                |                          |
|                                                                                                |                          |
| TOTALS                                                                                         | 454                      |
|                                                                                                |                          |
| 38.5                                                                                           | 179                      |
| Comments:_____________________________________________________________________________________ |                          |
| ______________________________________________________________________________________________ |                          |
| ______________________________________________________________________________________________ |                          |
| ______________________________________________________________________________________________ |                          |

## 7.4.1.1 Master Activity Percent Complete Column

Project supervisors complete a Master Activity Percent Complete worksheet for each MA in progress; this worksheet accounts for the status of each subcomponent construction activity. The Master Activity Percent Complete (column c), if other than 0 percent or 100 percent, comes from the Master Activity Percent Complete worksheet. Obviously, the WIP is 0 percent for MAs not started, and the WIP is 100 percent for completed MAs.

Master Activity Percent Complete is computed by multiplying the Construction Activity Percent Complete by the Weighted Percent. For master activities in progress, each individual construction activity must be evaluated. In MA 03, the following construction activities are complete: 031000, 031010, 031020, 031030, 031040, 032000, 032010, 032020, 033000, and 033010. These construction activities represent 60 percent of MA 03 (6 + 8 + 2 + 4 + 22 + 5 + 3 + 5 + 4 + 1 = 60). Refer to figure 7-5, the sample Master Activity Percent Complete worksheet, for the MA 03 Concrete data. Construction activity 031050 (Set Forms Beam and Canopy), at 50 percent complete, is computed by measurement of actual WIP. In this case, measuring forms in place determined that one half of the forms are already set. Activity 031050 represents 18 percent of the master activity. Since it is half complete, it is credited for 9 percent of the total project. The 9 percent plus the previous 60 percent totals 69 percent complete for MA 03 when the Master Activity Percent Complete column is totaled. Project supervisors complete the Master Activity Percent Complete worksheet using the following steps:


1. Construction Activity Number, Construction Activity Description, and Man-day Estimate columns data
come from the CAS sheet or the Level II Gantt chart.

2. Weighted Percent (column b) is equal to the Man-day Estimate divided by the Total Master Activity Manday Estimate.

3. Total Work (column c) is equal to the number of linear feet, square feet, cubic yards, etc., of work to be done.

4. Work Complete (column d) is equal to the number of linear feet, square feet, cubic yards, etc., of work
actually completed.

5. Construction Activity Percent Complete (column e) is equal to the amount of Work Complete divided by
the Total Work.

6. Master Activity Percent Complete (column f) is equal to the Weighted Percent multiplied by the
Construction Activity Percent Complete.

7. Man-days Remaining (column g) is equal to the percentage of work remaining to be completed multiplied
by the Man-day Estimate.

8. Man-days Actual (column h) comes from the timecards (two-week labor summary).

9. The Man-day Estimate, Weighted Percent, Master Activity Percent Complete, Man-days Remaining, and
Man-days Actual columns are then totaled at the bottom of the page.

## 7.4.1.2 Project Percent Complete Column

Project Percent Complete represents the percentage that master activity work complete contributes to the overall project completion. The Project Percent Complete (column d) is equal to the Weighted Percent multiplied by the Master Activity Percent Complete (WIP). For MA 31, Earthwork, the Weighted Percent of 10 multiplied by the Master Activity Percent Complete of 55 totals a Project Percent Complete of 5.5:
.10  55 = 5.5.

## 7.4.1.3 Overall Project Percent Complete

Overall project percent complete for the project is the summation of the Project Percent Complete column as shown in figure 7-4. In this example, the overall project percent complete is 38.5 percent.

The project manager compares the actual WIP (Project Percent Complete) to the scheduled progress (Percent Complete Estimated) and determines its actual percent deviation. Higher headquarters sets the allowable percent deviation for a unit and its project. The Percent Complete Estimatedalso termed the scheduled percent completeappears at the top of the SITREP feeder. The scheduled percent complete comes from the project's Level II Gantt chart. If the actual WIP falls behind the scheduled WIP by more than the allowable percent deviations, the unit must advise HHQ, include a plan to get the project back on schedule, and request approval for any required changes to the unit Level I Gantt chart or the project Level II Gantt chart for revised tasking numbers.

## 7.4.1.4 Man-Days Remaining Column

The Man-days Remaining column data comes from the Master Activity Percent Complete worksheet. Man-days remaining data reflects how much work is yet to be done and has nothing to do with how many MDs have been expended. For completed master activities, the MDs remaining is zero. For master activities not started, the MDs remaining equals the original MD estimate. For master activities under construction, the Master Activity Percent Complete worksheet evaluates the completion status of individual construction activities. If a construction activity with an original estimate of 20 MDs is 25-percent complete, 15 MDs remain because 75 percent of the work is left to be done:
.75  20 = 15.

## 7.4.1.5 Man-Days Actual Column

The Man-days Actual column data comes from the Master Activity Percent Complete worksheet. Actual man-days have nothing to do with percent complete and are not included in the unit SITREP to HHQ.

The project supervisor includes the MDs actual number on the project SITREP feeder so the company staff and operations can see where MDs were expended. The information may provide insight on why a particular project is behind. The Level II Gantt chart also records the updated actual progress and MDs actual data.

## 7.4.1.6 Comments Line

The SITREP feeder includes a comment line for the project supervisor's draft input for the SITREP. In each SITREP brief, the battalion must include comments describing work performed since the last SITREP. If actual WIP is less than scheduled WIP, the SITREP must explain the delay, and include a plan for getting the project back on schedule.

## 7.4.2 Man-Days Earned Method

Man-days earned is another method of calculating the actual project percent complete. A worksheet tabulates the data for each MA in progress. For completed construction activities, the worksheet shows man-days earned for all of the original MD estimates, as in construction activity 031000, Prefab Forms Foundation.

For activities not started, the worksheet shows no credit for man-days earned, as in construction activity 031060, Strip Forms Beam Exterior. For activities in progress, the worksheet shows earned MDs for the percentage complete. For example, construction activity 031050, Set Forms Beams/Canopy is 50 percent complete:
.50  25 = 12.5 or 13 MDs earned.

The maximum MDs earned available for MA 03 is 140. To calculate the Master Activity Percent Complete, divide Total Man-days Earned by the Total Man-day Estimate:
97  140 = .69 or 69 percent.

The same process calculates the MDs earned for the entire project. Since MA 04 is complete, the worksheet shows credit for 32 earned MDs. Master activities 0510 have not started, so the worksheet shows no earned MDs. Master activity 01 is 30 percent complete and shows 6 earned MDs:
.30  20 = 6.

Master activity 31 is 55 percent complete and shows 26 earned MDs:
.55  47 = 25.85.

Master activities 03, 15, and 16 are calculated in the same manner. The project Total Actual Percent Complete is 39.4 percent:
179  454 = .394 or 39.4 percent.

The project percent complete will vary slightly between the WIP and earned man-days methods of calculation by rounding to whole MDs. Either method is acceptable. Consult with the chain of command on which method to use. Figure 7-6 illustrates the Master Activity Percent Complete worksheet: MDs earned method. Figure 7-7 illustrates the project percent complete worksheet: MDs earned method.

## 7.5 Controlling Procedures And Corrective Actions To Keep The Schedule

The project supervisor's goal is to stay as close to the scheduled progress curve as possible. Project leaders prefer challenging, realistic schedules to inflated estimates where a project finishes 2 months early in half the MDs estimated or where a project uses all the MDs estimated before it reaches 50 percent complete. Managers use controlling procedures and corrective actions to maintain the scheduled progress curve. To avoid falling behind schedule, managers use a Level II Gantt chart to track actual progress against scheduled progress. If a project does fall behind schedule, managers employ various techniques and procedures to regain the schedule.

The contracting office and/or client representatives hold project progress meetings on a regular basis. This is the place to provide notice of any potential schedule problems, especially if the client can provide technical or coordination assistance that could minimize potential delay.

## Master Activity _03_ Percent Complete Worksheet (Man-Days Earned)

MAN-DAYS
EARNED
CA %
COMPLETE
(WIP)

NO.
DESCRIPTION
CONSTRUCTION ACTIVITY (CA)
MAN-DAY
ESTIMATE
(TASKED
BASELINE)
[a]
[b]
[c] = [a  b]
031000
Prefab Forms Foundation
8
100
8
031010
Set Forms Foundation
11
100
11
031020
Strip Forms Foundation
3
100
3
031030
Prefab Forms Lintel
5
100
5
031040
Prefab Forms Beam
32
100
32
031050
Set Forms Beam & Canopy
25
50
13
031060
Strip Forms Beam Exterior
3
0
0
031070
Strip Forms Beam Interior
2
0
0
032000
Prefab Rebar Foundation
7
100
7
032010
Set Rebar Foundation
4
100
4
032020
Prefab Rebar Beam
7
100
7
032030
Set Rebar Beam
7
0
0
033000
Place Concrete Foundation
5
100
5
033010
Place Concrete Lintels
2
100
2
033020
Place Concrete Beam
5
0
0
034000
Set Roof Panels
14
0
0
TOTALS
140

97
MASTER ACTIVITY PERCENT COMPLETE
Column [c] divided by [a] = 97 divided by 140 =
69 %

## Project Percent Complete Worksheet (Man-Days Earned)

MA %
COMPLETE
MAN-DAYS
EARNED
NO.
DESCRIPTION
MASTER ACTIVITY (MA)
MAN-DAY
ESTIMATE
(TASKED
BASELINE)
[a]
[b]
[c] = [a  b]
01
General Requirements
20
30
6
31
Site Work
47
55
26
03
Concrete
140
69
97
04
Masonry
32
100
32
05
Metals
9
0
0
06
Wood, Plastics, and Composites
8
0
0
07
Thermal and Moisture Protection
16
0
0
08
Openings
10
0
0
09
Finishes
66
0
0
10
Specialties
4
0
0
22
Plumbing
44
32
14
26
Electrical
30
13
4
TOTALS
454

179
PROJECT PERCENT COMPLETE
Column [c] divided by [a] =
179 divided by 454 =
39.4 %

## 7.5.1 Level Ii Gantt ChartActual Progress

The Level II Gantt chart develops during preconstruction planning. Refer to paragraph 3.9 for further information on development of a Level II Gantt chart. The Level II data remains the baseline measure of task progress until the HHQ in-process review. During the in-process review, managers negotiate MD tasking based on documented need for changing the original estimate. The new data then becomes the baseline. The Level II Gantt chart is the primary management support tool showing actual construction progress as compared to scheduled progress. It is updated each unit SITREP reporting period as established by operations, typically a two-week period. It graphically shows if the project is ahead, behind, or on schedule, as illustrated in figure 7-8. The Level II Gantt chart is updated using information derived from the project SITREP feeder discussed in paragraph 7.4. The percent complete is taken from the SITREP feeder and plotted against the percentages displayed on the Level II Gantt chart. There may be slight variation in the numbers between a Level II Gantt chart prepared by hand and one prepared by computer software because of rounding and use of significant figures. To make the actual progress curve, connect the plotline dots. If the actual progress curve is above the planned progress curve, the project is ahead of schedule; if below, the project is behind schedule. A large variation indicates a problem. If the project is behind schedule, refer to paragraph 7.5.2 for methods and procedures to regain the schedule.

## 7.5.2 Regaining The Schedule

Avoid any delay that puts a project behind schedule. The project supervisor instills a sense of mission and urgency in crew members, especially when dealing with critical-path construction activities. By taking early and appropriate action, a project supervisor formulates a plan to avoid a catastrophic problem and regain the schedule. Monitoring and reporting systems alert managers when a project is falling behind or in trouble, but do not provide the reasons for the problem. The project manager must get on the job, observe, and interact with the project supervisor and crew to help the project supervisor develop corrective actions. Project managers ensure the project execution is within its planning numbers (i.e., crew size, crew availability, length of workday).

## 7.5.2.1 Methods

If the project is behind schedule, the project supervisor reviews CAS sheets for upcoming activities that might conserve man-days by a change of method that increases production efficiency. For example, using different equipment may result in less time expended; renting a trencher rather than using the unit's backhoe on an underground pipe job will save man-days. Of course, funding availability impacts these choices. The project supervisor consults others to identify MD-saving alternatives to "work smarter, not harder."

## 7.5.2.2 Phasing Of Activities

Project supervisors typically lay out a project logic diagram using finish-to-start logic relationships. This has the effect of stretching out project duration and reducing required crew size. It also leaves plenty of opportunity to compress the schedule by working several activities at the same time. The project supervisor may be able to squeeze a few days out of the schedule by splitting up the crew and having some of them work the next activity. The project supervisor may also consider replanning the project using start-to-start or finish-to-finish logic relationships. Any real gains on the schedule probably require additional people, and if the project supervisor presents a plan for getting back on schedule to the chain of command, the project could be assigned additional temporary crew members.

## 7.5.2.3 Apply More Resources

The most obvious manager response to project delays involves getting more people on the job, working longer hours, or additional equipment. Before taking these actions, the project supervisor considers getting more productive man-hours out of the same number of people by increasing the actual availability. For planning purposes, the project supervisor uses a site-specific availability factor between 0.75 and 0.85 (0.90 for contingencies). The actual availability factor for the project uses the following equation:

## Appendix A -- MID Actual/(C5 $\times$ WD $\times$ ME)
To determine an actual AF (the amount of time a military engineer is actually on the job), the project supervisor needs to know the following, where:


1. CS is the number of crew members assigned.

2. MD Actual is the number of MDs actually expended.

3. WD is the number of available workdays (not calendar days) in the time period reported.

4. ME is the MD equivalent (the number of MDs expended in a typical workday), the number of hours
worked each day on the job divided by 8 hours.
If the actual availability is low (below 0.75), consider permanent changes to the daily routine of the crew to increase availability (e.g., haircuts, leave, medical appointments, watch standing). If the actual availability is average, increase it for a short time to get back on schedule. Work with the chain of command to coordinate dental/medical appointments and other administrative issues that take the crew away from the jobsite. Increasing availability by 10 percent has the same effect as adding another member to the crew.

## 7.6 Level I Gantt ChartActual Progress

The Level I Gantt chart develops during preconstruction planning and continues to be updated through project execution. Refer to paragraph 3.10 for further information on development of a Level I Gantt chart. The Level I data remains the baseline measure of unit tasking progress until the HHQ in-process review. During the in-process review, Project managers negotiate MD tasking based on documented need for changing the original estimate. The new data then becomes the baseline. Refer to military service-specific implementation guidance for further information on use of the Level I Gantt chart.

The Level I Gantt chart is the primary management support tool showing actual construction progress in comparison with scheduled progress of unit tasking. It is updated each unit SITREP reporting period as established by operations, typically a two-week period. It graphically shows if the unit is ahead, behind, or on schedule, as illustrated in figure 7-9.


INTENTIONALLY BLANK


## Chapter 8 Final Project Transfer And Closeout 8.1 Introduction

Project Phase 5 is designed for managers to implement actions to transfer and close out a completed construction project. These actions include operational and administrative steps to prepare for the final inspection. This phase ends when the unit departs the project site, completes the final inspection, and provides required documentation to the client's representative. Managers do not schedule projects for transfer and closeout when significant work still remains. The relieving unit does not schedule a substantial amount of MDs for a project reported as complete. Refer to paragraph 5.3.6
for information pertaining to project turnover of an unfinished project to a relieving unit.

## 8.2 Project Transfer And Closeout Steps

Project supervisors need to understand the process to transfer and close out a completed construction project in order to effectively accomplish their responsibilities. The transfer and final closeout of a construction project include the following steps:


1. The project supervisor initiates the request to schedule the pre-final inspection using the Pre-final
Inspection Request and Checklist Form. The project supervisor uses this checklist as a guide to prepare for
the pre-final inspection. When ready for the pre-final inspection, the project supervisor forwards the pre-final inspection request through the unit's QC staff to the contracting office.

2. Key representatives conduct the pre-final inspection to determine work items still to be completedknown
as a punch listby the engineering unit. The following personnel typically attend the pre-final or final inspection:

a. Unit project manager, project supervisor, and assigned crew leaders

b. Unit operations officer and/or QC staff member

c. Contracting office representative

d. Public works/BOS/BCE representative

e. Client/facility user representative.

 The contracting office generates an official copy of the punch list. Following this inspection, the unit
expeditiously completes punch list items. A unit corrects punch list items, with the possible exception of minor workusually cosmetic in natureprior to establishing a date for the final inspection. An
excessive punch list indicates the project was not ready to transfer to the client. In most cases, the project will not transfer to the client until completion of all punch list items.

3. The project supervisor initiates the request for the final inspection upon completion of punch list items,
following the same procedures used to schedule the pre-final inspection.

4. Key representatives conduct the final inspection in the same manner as the pre-final inspection. This final
inspection results in one of the following possible outcomes:

a. No Discrepancies. The client accepts the facility at this final inspection, the representatives establish the
beneficial occupancy date, and a one-year warranty period takes effect. The beneficial occupancy date is
the date when a facility is ready to fulfill its intended purpose, available for occupancy, and accepted by
the client.

b. Minor Discrepancies. The client accepts the facility at this final inspection, the representatives establish
the beneficial occupancy date, and a one-year warranty period takes effect. The contracting office
generates an official copy of punch list items. The unit expeditiously completes punch list items.

c. Discrepancies. The client does not accept the facility at this final inspection. The contracting office
generates an official copy of punch list items. The unit expeditiously completes these punch list items
and follows through per Step 2 above. This process is repeated until the client accepts the facility.

5. When the unit completes all remaining punch list items and the facility is accepted by the client, the unit
operations staff prepares a transfer letter documenting the project is complete and provides the following
items/information to the contracting office:

a. Two sets of as-built drawings

b. Operation and maintenance manuals, parts catalogs, and other technical service manuals

c. Statement of actual material cost, labor costs, and actual man-days used.

6. Following receipt of the transfer letter, the contracting office provides an acceptance letter to the
engineering unit. The project files are then closed and retained onsite for 2 years.

## Pre-Final Inspection Request And Checklist

This pre-final inspection is conducted prior to the final inspection acceptance. It is conducted jointly with unit and contracting office representatives and is intended to identify any necessary corrective steps prior to client occupancy. The following checklist is completed by the project supervisorand forwarded to QC a minimum of 2 working days prior to the requested date of the inspection. The project supervisor uses this checklist as a guide, but the pre-final inspection is not limited to these items.

SITEWORK
Project Supervisor
Initials
Final Grading (grassing)

Disposal of all Trash

Sidewalks

Curbs and Paving

Light

MECHANICAL

Installation of Piping, Fixtures, and Equipment

Application of Insulation and Hangers

Sterilization (water system)

Shop Drawings

Water Supply Test

Gas and Oil Piping

Heating and Cooling Units

Duct Work

Thermostat Controls

Registers

Exhaust Fans and Hoods

Manufacturer Catalogs

Working Test (boilers)

ELECTRICAL

Manufacturer Catalogs

Test all Lights

Test Fire Alarms

Telephone Hook-up

Main Panel Box (all breakers labeled)

CONCRETE AND MASONRY

Joints

Cracks

STRUCTURAL STEEL

Touch-up Paint


## Pre-Final Inspection Request And Checklist (Continued)

HARDWARE
Project Supervisor
Initials
Closet Hardware

Bathroom Accessories

Door Hardware

Gate Hardware

Miscellaneous Hardware

DOORS AND WINDOWS

Clean

Fit

FINISHES

Acoustic Tile

Ceramic and Quarry Tile

Floor Covering

Painting

Plastering

FURNISHINGS

Fabrication

Installation

GENERAL

Project Package Current

As-builts Completed

Site Clean

Excess Material Turned In

REMARKS

Project Supervisor:
QC Manager/QC Specialist:

## 8.3 Project Supervisor Responsibilities

Project supervisors are responsible for the following actions to transfer and close out a completed construction project:

## 8.3.1 Tools, Equipment, And Material Turn-In

The project supervisor ensures all tools, excess material, and equipment are properly cleaned, inventoried, and returned to the proper outlet. Naval Supply Systems Command form 1250-1, Single Line Item Consumption/Requisition Document, filled out for missing or broken items must accompany all tools and tool kits returned to custodians. Line item requisition forms filled out in red ink with the appropriate BOM line item numbers must accompany all material turned in to MLO. Project supervisors must offer all material, tools, and equipment purchased with project funds to the customer prior to considering them excess.

## 8.3.2 As-Built Drawings

The project supervisor keeps project drawings updated during construction to reflect as-built condition. At project closeout, the unit must turn in two sets of as-built (also known as red-line) drawings to the contracting office.

These drawings reflect all DCDs and approved FARs.

## 8.3.3 Project Package

The project supervisor provides a current and complete project package, including any computer-generated data, and the final acceptance letter, which is forwarded to HHQ via the engineering unit's QC staff. Completed project files remain in the deployed location operations files for the designated warranty period.

## 8.4 Transfer And Acceptance Documentation Of Real Property

Project managers may be required to submit DD Form 1354, Transfer and Acceptance of DOD Real Property, or provide the data necessary to complete DD Form 1354. The DD Form 1354 is the legally established method for transferring ownership of Government real property; it provides the host base real property office with the information needed to add the facility to the base real property records. It is required after constructing a new facility, adding to an existing one, or renovating/upgrading an existing system. Project managers follow their military service's guidance as applicable. Refer to UFC 130008, Criteria for Transfer and Acceptance of DOD Real Property, for further information on DD Form 1354.


INTENTIONALLY BLANK


## Chapter 9 Quality Control Plan 9.1 Introduction

All construction projects have QC considerations requiring an approved plan. Common guidance applicable to each military service is found in the Federal Acquisition Regulation and UFGS. Managers are responsible for initiating actions to develop a QC plan. Leadership is imperative to integrating QC considerations into the planning process through the performance phases to achieve the desired outcomes. Military engineers must turn concern for quality into an institutional and personal ethic. For a successful project outcome, engineers incorporate these considerations proactively to identify, prevent, and mitigate situations that impact mission accomplishment rather than as a reaction to poor quality work.

## 9.2 Quality Control

The Federal Acquisition Regulation requires military engineers to perform construction quality management when tasked with construction projects. Construction quality management consists of QA and QC activities instituted to achieve the quality levels established by project plans and specifications or as directed by HHQ. The QA component is the responsibility of the contracting office, comprising a system in place to monitor the QC efforts of the engineering unit. Project QA activities are beyond the scope of this publication and only referred to for the integration and transition points with project managers and project supervisors. The QC component is the responsibility of the engineering unit construction agent tasked with the construction project. Quality control is the engineering unit's system in place during execution to manage, control, and document the unit's activities in compliance with the project plans and specifications requirements. Refer to UFGS Section 014500.0010, Quality Control, for further information on the QC program. The QC component has two levels:


1. Project QC Plan. Project managers and project supervisors perform and direct activities to develop an
individual project QC plan.

2. Unit QC Plan. The unit's QC manager and assigned QC specialists perform and direct activities to execute
the unit-level QC program. These activities are beyond the scope of this publication, however, this
publication discusses integration and transition points involving project managers and project supervisors
with the unit QC program. An engineering unit's QC plan must be accepted by the contracting office prior
to the start of construction.
Refer to Engineer Regulation (ER) 118016, Construction Quality Management, and Commander, First Naval Construction Division Instruction (COMFIRSTNCDINST) 4355.1, Construction Quality Program, for Service-specific guidance.

## 9.3 The Quality Control Plan

The project supervisor tailors a QC plan to meet the specific project QC requirements approved by the unit QC
manager. The requirements emerge from the project plans and specifications. Figure 9-1 illustrates a project QC
plan cover sheet listing the components of a project QC plan. Items 114 are initiated in the planning phase;
items 1519 are initiated during the execution phase of construction.

## Project Quality Control Plan (Cover Sheet)

| Project Number:____________________                                                      | Project Location: __________________________________    |
|------------------------------------------------------------------------------------------|---------------------------------------------------------|
| Project Title: _________________________________________________________________________ |                                                         |
| Lead Element:_____________________                                                       | Support Element(s):________________________________     |
| TABLE OF CONTENTS                                                                        | YES                                                     |
| 1. Project Scope Sheet.                                                                  |                                                         |
| 2. Quality Control Requirements List (by specification number).                          |                                                         |
| 3. Definable Features of Work Submittal List.                                            |                                                         |
| 4. Identify Required Skills and Training.                                                |                                                         |
| 5. Special License(s) Required.                                                          |                                                         |
| 6. Activity Hazard Analysisfeeds the Project Safety Plan.                               |                                                         |
| 7. Quality Control Plan Summary/Quality Control Inspection Plan.                         |                                                         |
| 8. Testing Plan and Log (e.g., soil, concrete).                                          |                                                         |
| 9. Testing Equipment Required (state how it will be used).                               |                                                         |
| 10. Personal Protective Equipment Required for Testing.                                  |                                                         |
| 11. Submittal Procedures and Submittal Status Log.                                       |                                                         |
| 12. Request for Information (RFI) and Status Log.                                        |                                                         |
| 13. Field Adjustment Request (FAR) and Status Log.                                       |                                                         |
| 14. Design Change Directive (DCD) File.                                                  |                                                         |
| 15. Preparatory Phase Checklist File.                                                    |                                                         |
| 16. Initial Phase Checklist File.                                                        |                                                         |
| 17. Daily Quality Control Inspection Reports (includes Follow-up Phase Checklist).       |                                                         |
| 18. Rework Items Procedure and Rework Items List.                                        |                                                         |
| 19. Completion/Turnover Inspection Roles and Procedures.                                 |                                                         |
| Project Supervisor: ______________________________________________                       | Date: ______________                                    |
| Project Manager:_____________________________________________________________________    |                                                         |
| QC Manager:____________________________________________________                          | Approved/Disapproved                                    |
| Reason for disapproval:________________________________________________________________  |                                                         |
| ___________________________________________________________________________________      |                                                         |

## 9.4 Development Of The Project Quality Control Plan

Project supervisors and crew leaders develop a project QC plan as discussed in paragraphs 9.4.1 thru 9.4.14. The level of QC will be commensurate to the size, complexity, cost, and risk associated with the project. For example, a project with many different types of construction or materials would require a more aggressive QC plan than a simple project such as a sidewalk. The engineering unit's operations officer, in consultation with the assigned project manager and QC manager, directs the amount of QC effort that is put into a project.

## 9.4.1 Project Scope Sheet

Project supervisors create a project scope sheet for inclusion in the QC plan. Refer to paragraph 2.3.6 for information on project scope sheet development.

## 9.4.2 Quality Control Requirements

The project supervisor and assigned crew leaders annotate plans and specifications to establish the project's QC
requirements concurrent with developing the construction estimate. The QC requirements list is a worksheet capturing the specification or drawing reference number, the QC requirement, and control measure/remarks from the annotated plans and specifications. The QC plan summary form, illustrated in figure 9-2, may be used for the QC requirements list worksheet. The QC requirements must be:


1. Specific

2. Measurable or seen in the field

3. Listed in plain language on the CAS sheet.
Project QC requirements for reinforcing steel include the size, the placement, the anchoring, and the distance lapped. For example, reinforcing steel must be at least 112 inches from inside of forming; reinforcing steel must be lapped 24 inches at splices. Once specification sections are associated with a construction activity/work element, the project supervisor and crew leaders place them on the appropriate CAS sheet. Refer to paragraph 4.3.9 for information on CAS sheets.

After CAS sheets are initially completed, QC requirements are summarized by activity number. This summary becomes the project's QC plan. Refer to paragraph 9.4.7 for information on the QC plan summary. References cited on the QC plan summary must be considered valid for use by a military service organization. Refer to the Whole Building Design Guide Web site, http://www.wbdg.org/ccb/ccb.php, for access to valid reference documents or specific unit SOP guidance.

## 9.4.3 Definable Features Of Work

The project supervisor identifies definable features of work during the estimating and scheduling process. United Facilities Guide Specifications Section 014500.0010, defines a definable feature of work as a "task which is separate and distinct from other tasks, has separate control requirements, and may be identified by different trades or disciplines, or it may be work by the same trade in a different environment. Although each section of the specifications may generally be considered as a definable feature of work, there are frequently more than one definable feature under a particular section." The project supervisor follows four steps in the identification and use of definable features of work process.


1. Project supervisors and assigned crew leaders develop an initial list of definable features of work, using the
form illustrated in figure 9-3, during the creation of construction activity/work element numbering. This initial list is validated by the QC manager/QC specialist during final development of the project's initial
Level III schedule.

2. Each definable feature of work is placed on the appropriate CAS sheet when associated with a construction
activity or work element number. Then, all definable features of work QC requirements are analyzed for
materials, skills, equipment, and control measure testing requirements.

3. The definable features of work submittal list becomes the scheduling support tool used by the project
supervisor and QC manager to monitor execution of the preparatory and initial phase checklist controls conducted by the project supervisor, assigned crew leader, and QC specialist during the construction phase. Refer to paragraphs 9.5.1 thru 9.5.2 for further information on the preparatory and initial phase checklists.

4. The project supervisor monitors the definable features of work submittal list and flags the two-week
schedule to notify required personnel (e.g., project manager, QA representative) of the preparatory and
initial phase checklist meeting schedules.

## 9.4.4 Identify Required Skills, Training, And Equipment

Project supervisors and assigned crew leaders identify skills, training, and equipment required for accomplishment of QC actions. They also identify contractor, special equipment not in a unit's TOA, or other special skill requirements for inclusion on the BOM for funding. The project supervisor ensures that the requested training satisfies the project's QC requirements. If the available requested training does not meet the specification requirement, but provides an equivalent certification, the project supervisor submits a FAR to the contracting office to formally change the specification requirement to allow the equivalent certification. Refer to paragraph 2.3.8 for information on training requirements and to paragraph 4.3.3 for information on BOM development.

## 9.4.5 Special License(S) Required

Project supervisors and assigned crew leaders identify special license requirements. They submit these requirements via the project manager to the unit's training officer. Refer to paragraph 2.3.8 for further information.

## 9.4.6 Activity Hazard Analysis

Project supervisors and assigned crew leaders conduct an activity hazard analysis of each definable feature of work. This review feeds the project safety plan. Refer to chapter 10 for further information.

## 9.4.7 Quality Control Plan Summary

The project supervisor and assigned crew leaders create the project QC plan by consolidating a summary list of QC requirements by activity number from each CAS sheet. Refer to figure 9-2 for a project QC plan form. This form may also be used for the QC requirements list discussed in paragraph 9.4.2. The QC specialist, using an independently developed QC inspection plan, validates the project supervisor's QC plan. The QC specialist's quality control inspection plan is what the QC specialist will use to verify that each QC element was correctly completed by the project crew. The reconciled QC plan provides data for the project supervisor to create the preparatory and initial phase checklists. It also provides data for the QC specialist's daily QC inspections incorporating the follow-up phase checklist.

## 9.4.8 Quality Control Testing Plan And Log

The project supervisor and assigned crew leaders identify on-site testing requirements (e.g., soil compaction, concrete) and engineering unit testing capabilities as they analyze QC requirements on each CAS sheet. They create the project's QC testing plan and log by consolidating a summary list of QC testing requirements by activity number from each CAS sheet. Figure 9-4 illustrates a project QC testing plan and log form. The QC specialist, using an independently developed QC testing plan, validates the project supervisor's QC testing plan. The project supervisor monitors the reconciled plan and flags the two-week schedule to notify required personnel (e.g., project manager, QC manager, QA representative) of the testing schedule and to ensure testing service requests are submitted well in advance. Testing requirements are also annotated on the Level III Gantt chart schedule. The QC manager/QC specialist maintains the official QC testing log for each project.

Some engineering units have a sufficient number of trained personnel to conduct and coordinate required tests on concrete, asphalt, soils, and other materials, as well as to maintain equipment needed to perform these tests. If so, the engineer testing organization receives a copy of the unit projects testing plans so it can schedule its resources and requirements. If a required testing capability is not available within the unit, the QC manager contacts other agencies to coordinate the necessary testing services. During construction, testing personnel conduct required tests in accordance with the testing plan. Refer to paragraph 9.5.3 for information on documenting the test results. The project supervisor, QC specialist, and QA representative agree in advance on the exact requirements and how the various tests will be performed. For example, if the crew lays asphalt 2 inches thick, will test personnel measure it with a poker device or with a string line and tape measure? If the crew lays block required to be within 14-in plumb within 10 feet, will test personnel measure with a string line, level, or some other method?

## 9.4.9 Testing Equipment Requirement

Project supervisors and assigned crew leaders identify testing equipment requirements, and submit the requirements to the QC manager via the project manager using the tool requirement summary form (refer to
figure 4-9). Project supervisors confirm equipment listed is on either the unit's TOA, and available, or the BOM. They also provide remarks on the testing equipment requirement list as to how each item of testing equipment will be used.

## 9.4.10 Personal Protective Equipment Required For Testing

Project supervisors and assigned crew leaders identify PPE required for QC testing. They submit the requirements to the QC manager via the project manager using the equipment requirement summary form (refer to figure 4-10).

Project supervisors confirm equipment listed is on either the unit's TOA, and available, or the BOM.

## 9.4.11 Submittals And Submittal Status Log

The design agent generates a submittal register, which lists the materials, equipment, and systems requiring submittals and identifies the approving authority. The construction agent receives the submittal register with the project plans via HHQ or by separate document from the design agent. In most cases, the project documents will include UFGS Section 013300, Submittal Procedures, which state the proper procedures for handling submittals. The project supervisor provides submittals as directed by the project manager and the QC manager. A submittal includes the manufacturer's information, shop drawings, samples, other descriptive literature, information for required materials, and construction methods and plans used in the project execution. The Government or authorized representative and the engineering unit QC manager are the only two approval authorities for submittals. The QC manager is responsible for maintaining a submittal status log at the engineering unit. Submittal procedures outside of direct requirements provided by the project supervisor and project manager are beyond the scope of this publication. Refer to ER118016, or COMFIRSTNCDINST 4355.1, for Service-specific guidance on submittal procedures.

## 9.4.12 Request For Information And Status Log

An RFI is a convenient, formal procedure to record, track, and monitor questions concerning a construction project's plans and specifications. Project supervisors submit questions using the RFI form illustrated in
figure 9-5. Project supervisors keep a log and track the status of RFIs using the RFI submittal log form illustrated in figure 9-6. Project managers ensure RFIs have been fully researched prior to forwarding to the QC manager for disposition. All returned RFIs become part of the project package. Requests for information may be submitted anytime from the planning phase through the construction phase. An RFI should receive a written response within seven working days, but a complex question may require longer time. An RFI requiring a response in less than seven working days may be expedited through best available means. These should be managed by exception to ensure they are answered as quickly as possible.

An RFI response is not an authority to proceed with a changed condition. The contracting office requires a FAR if the project supervisor considers the RFI response a changed condition, in accordance with paragraph 9.4.13.

## 9.4.13 Field Adjustment Request And Status Log

The FAR is a formal procedure to record, track, and monitor requests by the engineering unit for an alteration to the original project plans or specifications because of changed conditions (e.g., site conditions differ from original plans, print/design defects). Project supervisors research and submit their requests using the form illustrated in figure 9-7. Project supervisors keep a log, and track the status of FARs using the form illustrated in figure 9-8. Project managers ensure FARs have been fully researched and warrant approval prior to forwarding to the QC manager for disposition. The contracting officer, or authorized representative, is the only approval authority for FARs. All returned FARs, whether approved or disapproved, become part of the project package. Field adjustment requests may be submitted anytime from the planning phase through the construction phase. Refer to the engineering unit SOP for Service-specific guidance on approval authority restrictions for labor and material costs of changes.

## Request For Information (Rfi)

| RFI Number:     | Page _____ of _____    | Route to:    | Initial    | Date    |
|-----------------|------------------------|--------------|------------|---------|
| Lead Element    |                        |              |            |         |
| Project Number: | Project Title:         | QC Manager   |            |         |
| Engineering     |                        |              |            |         |
| Submitted by:   | Date:                  |              |            |         |
| Operations      |                        |              |            |         |
| Officer         |                        |              |            |         |
|                 |                        |              |            |         |
| Contracting     |                        |              |            |         |
| Office          |                        |              |            |         |
|                 |                        |              |            |         |

## Request For Information (Rfi) Submittal Log

DATE RETURNED
RFI NO.
DESCRIPTION
SPECIFICATION SECTION
DRAWING NO.
DATE TO QC MANAGER

## Field Adjustment Request (Far)

for description.

## Field Adjustment Request Submittal Log

DATE
RETURNED
APPROVED/
DISAPPROVED
FAR
NO.
DESCRIPTION
SPECIFICATION
SECTION
DRAWING
NO.
DATE TO
QC
MANAGER

## 9.4.14 Design Change Directive File

The design change directive is a formal procedure to record changes to the project plans or specifications approved by the contracting office as directed by the design agent, customer, or HHQ.

All received DCDs become part of the project package. Design change directives may be received anytime from the planning phase through the construction phase.

## 9.5 Execution Of The Project Quality Control Plan

The project supervisor is the primary person responsible for the quality of work and production of the assigned project. Engineers control construction and inspect the work. Control is preventive; it is an ongoing and continual system of planning future activities to avoid discrepancies. The objectives of control are to ensure workers are adequately prepared to begin a phase of work, eliminate deficiencies, and accomplish the work in accordance with plans and specifications. Inspection is the examination of ongoing and completed work. Inspection is after the fact. The objective is to ensure that the work has been accomplished in accordance with plans and specifications. Discrepancies identified by the QC specialist represent failures in execution of the project supervisor's QC plan. Military engineers use three phases of control for each definable feature of work: the preparatory, initial, and follow-up phases. Each control phase provides the opportunity to prevent problems and to correct deficiencies. Paragraphs 9.5.1 thru 9.5.3 discuss the three phases of control.

## 9.5.1 Preparatory Phase

The project supervisor and crew leader responsible for the definable feature of work create the preparatory phase checklist, illustrated in figure 9-9, in advance of the preparatory phase meeting. All the items included on the preparatory phase checklist should correlate with the project's QC plan and must be accomplished during the preparatory phase for each definable feature of work. The project supervisor schedules the preparatory phase meeting and notifies attendees at least 3 workdays in advance. The project supervisor, designated crew leader, QC manager/QC specialist, and QA representative attend the meeting to document that the list items have been accomplished. The preparatory phase, as it applies to definable features of work, starts with actions in advance of construction. These actions include approval of shop drawings, test reports, and mix designs; a physical check of material onsite against submittal approvals and contract requirements; and safety checks of equipment. This preparatory action helps locate conflicts between trade items in time to permit correction. Advance planning must be performed to determine that all preparatory actions required prior to construction have been accomplished.

## 9.5.2 Initial Phase

The initial phase comprises the following actions for each definable feature of work:


1. Establish the quality of workmanship required as listed in the QC plan and agreed upon during the
preparatory phase meeting.

2. Resolve conflicts.

3. Ensure required testing is performed.

4. Check work procedures for compliance with the safety plan and the appropriate activity hazard analysis
to ensure that applicable safety requirements are met.

5. Document initial phase checklists (lead and support element crew leaders) for the QC specialist to
include with the daily QC inspection report.

## Unit ___________ Preparatory Phase Checklist

| Project No.                                                                                      | Definable Feature of Work:      | Schedule Activity No.    | Index No.                      |
|--------------------------------------------------------------------------------------------------|---------------------------------|--------------------------|--------------------------------|
| NAME                                                                                             | POSITION                        | COMPANY                  |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| PERSONNEL                                                                                        |                                 |                          |                                |
| PRESENT                                                                                          |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Review submittal and/or submittal register. Have all submittals been approved?                   | YES                             | NO                       |                                |
| If no, what items have not been submitted?                                                       |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Are all materials on hand?                                                                       | YES                             | NO                       | If no, what items are missing? |
|                                                                                                  |                                 |                          |                                |
| Check approved submittals against delivered material. (This should be done as material arrives.) |                                 |                          |                                |
| SUBMITTALS                                                                                       |                                 |                          |                                |
| Comments:                                                                                        |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Do materials on hand meet contract drawings and specifications?                                  | YES                             | NO                       |                                |
| If no, what discrepancies are present?                                                           |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Are materials stored properly?                                                                   | YES                             | NO                       | If no, what action is taken?   |
| MATERIAL                                                                                         |                                 |                          |                                |
| STORAGE                                                                                          |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Are necessary tools on hand to complete activity?                                                | YES                             | NO                       | If no, what action is taken?   |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Is working condition of tools adequate to complete activity?                                     | YES                             | NO                       | If no, what action is taken?   |
| TOOLS                                                                                            |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Review each paragraph of specifications.                                                         |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Discuss procedure for accomplishing the work.                                                    |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Clarify any differences.                                                                         |                                 |                          |                                |
| SPECIFICATIONS                                                                                   |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Ensure preliminary work is correct and permits are on file.                                      | If not, what actions are taken? |                          |                                |
|                                                                                                  |                                 |                          |                                |
| N/A                                                                                              |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| PRELIMINARY                                                                                      |                                 |                          |                                |
| WORK AND                                                                                         |                                 |                          |                                |
| PERMITS                                                                                          |                                 |                          |                                |
|                                                                                                  |                                 |                          |                                |
| Contract No.                                           | Definable Feature of Work:    | Schedule Activity No.    |
|--------------------------------------------------------|-------------------------------|--------------------------|
| Identify test to be performed, frequency, and by whom. |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| When required?                                         |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| Where required?                                        |                               |                          |
|                                                        |                               |                          |
| TESTING                                                |                               |                          |
|                                                        |                               |                          |
| Review testing plan.                                   |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| Has test facility been approved?                       |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| Activity hazard analysis approved?                     | YES                           | NO                       |
| Review applicable portion of EM 38511.               |                               |                          |
|                                                        |                               |                          |
| SAFETY                                                 |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| Navy PWD/BOS/ROICC comments during meeting.            |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| MEETING                                                |                               |                          |
| COMMENTS                                               |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| Other items or remarks:                                |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| OTHER ITEMS OR                                         |                               |                          |
| REMARKS                                                |                               |                          |
|                                                        |                               |                          |
|                                                        |                               |                          |
| _____________________________________________          |                               |                          |
|                                                        |                               |                          |
| QC MANAGER                                             | DATE                          |                          |
|                                                        |                               |                          |

The project supervisor and crew leaders responsible for the definable feature of work prepare the initial phase checklist illustrated in figure 9-10 in advance of the initial phase meeting. All the items included on the initial phase checklist must be accomplished during the initial phase for each definable feature of work. The project supervisor schedules the initial phase meeting when the construction crew is ready to start the work and notifies attendees at least 3 workdays in advance of the meeting. The project supervisor, designated crew leader, QC
manager/QC specialist, and QA representative attend this meeting to document that the list items have been accomplished. The QC manager/QC specialist and project supervisor observe the initial segment of the definable feature of work to ensure the work complies with the QC plan and to determine whether or not the crew thoroughly understands and is capable of accomplishing the work as specified. The QC manager/QC specialist and project supervisor also check for proper implementation of safety standards at this time, using the activity hazard analysis plan, and correct any discrepancies in workmanship immediately. The initial phase must be repeated for each new crew to work onsite or when construction work does not meet acceptable levels of specified quality.

This phase ends when the QC manager or QC specialist signs off on the initial phase checklist.

## 9.5.3 Follow-Up Phase And Daily Quality Control Inspection Report

The QC manager/QC specialist is responsible for the daily QC inspection report and follow-up phase reporting. These procedures are beyond the scope of this publication. Refer to ER 118016, and NTRP 404.2.7, Construction Quality Control for Seabees, for Service-specific guidance on QC reporting requirements and formats. The daily inspection report monitors the follow-up phase by documenting the following:


1. Required control measure checks, tests, and inspections are performed.

2. Work completed or in progress either is or is not in accordance with the QC plan and project specifications.

3. Actions on all three phases of control, as well as rework items.
Its primary intention is to document the follow-up phase controls of the ongoing work, and clearly tie the activities to the project's schedule. The QC manager/QC specialist signs these reports, which include certification by the QC manager that the work is in compliance with the contract, except as noted in the report. The project supervisor also signs the report acknowledging its content. The project supervisor posts a copy of the daily QC inspection report on the jobsite information board. The follow-up phase begins at the completion of the initial phase meeting and ends when the QC manager or QC specialist signs off on the completed work for each specific defined feature of work.

Project supervisors and assigned crew leaders are also responsible for a daily inspection of subordinates' work, recording their findings in the project supervisor's logbook.

## 9.5.4 Rework Items Procedure

Project supervisors and assigned crew leaders work to avoid or correct deficiencies from the onset of construction.

They require rework to correct any nonconforming work identified. If a deficiency is not corrected that same day, it must be noted on the daily QC inspection report and tracked on the rework items list. The list should indicate the date identified, description of each deficiency, contract requirement, action taken, resolution, and the date corrected, as illustrated in figure 9-11. The project supervisor maintains a rework items list at the jobsite; the QC
specialist maintains an independent rework items list.

| Government rep notified _____ hours in advance?    | YES      | NO                 |
|----------------------------------------------------|----------|--------------------|
| NAME                                               | POSITION | COMPANY/GOVERNMENT |
PERSONNEL PRESENT
Identify full compliance with procedures identified at preparatory; coordinate plans, specifications, and submittals.
Comments:
PROCEDURE
COMPLIANCE
Ensure preliminary work is complete and correct. If not, what action is taken?
PRELIMINARY
WORK
Where is work located?
| Is sample panel required?                                                                     | YES    | NO    |
|-----------------------------------------------------------------------------------------------|--------|-------|
| Will the initial work be considered as a sample?                                              | YES    | NO    |
| (If yes, maintain in present condition as long as possible, and describe location of sample.) |        |       |
| WORKMANSHIP                                                                                   |        |       |
Resolve any differences.
Comments:
RESOLUTION
Review job conditions using EM 38511 and job hazard analysis. Comments:
CHECK
SAFETY
Other items or remarks:
OTHER

The QC manager/QC specialist should not allow the adding to, building upon, or enclosing of nonconforming work. The QC manager has the authority to correct any deficiency, even though it might result in stopping work on a particular segment of the project, and must notify the project manager if a deficiency will significantly impact the construction schedule or cost. Any rework estimated to require more than 50 MDs or $500 in materials requires approval of HHQ.

## 9.5.5 Completion/Turnover Inspection Roles And Procedures

The project manager, project supervisor, and QC staff play a significant role with project completion or turnover inspections. Refer to chapter 5 for information on roles and procedures for project turnover or chapter 8 for project completion information. All received documents concerning completion or turnover become part of the project package.

## 9.6 Contracting Office Interface

The QA representative/contracting office is responsible for obtaining quality construction within the funds and time allotted by monitoring the engineering unit's QC system. The QA representative is the primary POC at the jobsite between the project manager, project supervisor, QC manager, client, user, and the contracting office. The QC manager is the primary POC for the QA representative on issues of quality, workmanship, or construction in general. However, this does not preclude the QA representative from dealing with the project manager and project supervisor on items that are normally their responsibility such as site safety, utility outages, the overall construction schedule, and site access. Quality assurance representative do not fill the same role as the QC managers. A close, professional working relationship between the QA representative and the QC manager is important. Any communications affecting the execution of the work should always include the QA representative. The QA representative is responsible for the following tasks.


1. Attend the preconstruction conference and weekly or bi-weekly QC meetings.

2. Check certifications of materials and equipment delivered to the site.

3. Check status of as-built drawings.

4. Conduct pre-final and final inspections.

5. Conduct project site visits and QA inspections; spot-check workmanship.

6. Evaluate the engineering unit's QC system.

7. Observe enforcement of safety provisions during normal site visits.

8. Observe testing procedures.

9. Prepare noncompliance notices.
 10. Review and approve the QC plan. 11. Review and comment on construction schedules. 12. Review submittal register, rework items list, testing plan, and log. 13. Review the daily QC inspection reports in a timely manner and take necessary action. 14. Schedule and coordinate required utility outages. 15. Verify and obtain decision on changed conditions (e.g., FARs, DCDs).

## 9.7 As-Built Record Drawings

The project supervisor is required to maintain a full-size set of as-built drawings, also known as red-lines, on the project site. They are updated on a daily basis, showing all deviations (i.e., approved FARs, DCDs) from the project drawings, including buried or enclosed utilities and conditions revealed during construction. The project manager and QC manager review these drawings every 2 weeks to ensure they are current. The QA representative checks the as-built drawings monthly. The QC manager also maintains a full-size set of as-built drawings. The QC manager or assigned QC specialist must initial each revision. Upon completion of work, the QC manager will furnish a certificate attesting to the accuracy of the as-built drawings prior to submission to the contracting officer. Two sets of as-built drawings are submitted to the contracting office.

## 9.8 As-Built Record Of Materials Used

The project supervisor is required to maintain an accurate record of the materials incorporated into the project.

The project manager is responsible to ensure this record is kept. The QC manager/QC specialist periodically inspects this record. Upon completion of construction, the records are submitted to the contracting office as part of the final completion package. Refer to chapter 8 for further information on project completion requirements.

## Intentionally Blank Chapter 10 Safety Plan 10.1 Introduction

All construction projects have safety considerations requiring an approved plan. The military must also comply with construction and occupational safety and health regulations while accomplishing its mission. Common guidance applicable to each military service is found in the Federal Acquisition Regulation and UFGS. Managers are responsible for initiating actions to develop a safety plan. Leadership is imperative to integrating safety considerations into the planning process through the performance phases to achieve the desired outcomes. Military engineers must turn concern for safety into an institutional and personal ethic. For a successful project outcome, engineers incorporate these considerations proactively to identify, prevent, and mitigate situations that impact mission accomplishment rather than as a reaction to accidents, poor safety practices, and regulations.

## 10.2 Safety Program And Operational Risk Management

Military engineers are required by military service instructions based on Department of Defense Instruction (DODI) 6055.1, DOD Safety and Occupational Health (SOH) Program, to comply with safety and occupational health laws and regulations. The safety organization in most engineering units consists of an appointed safety officer, assistant safety officer, and safety supervisor. Each subordinate component and project site assigns a safety supervisor as a collateral duty function. The project safety supervisor reports to the project supervisor. Each military engineer is responsible to learn the procedures for safe construction and is empowered to identify and stop an unsafe situation. Each military service performs operational risk management (ORM) as part of a daily safety routine as directed by DODI 6055.1. Operational risk management is not a standalone element of the safety plan, but is an inherent part of its elements.

## 10.3 The Safety Plan

The project supervisor is required to have a tailored safety planalso known as an accident prevention planthat properly addresses safety and occupational health requirements and ensures execution throughout the cycle of a project. Figure 10-1 illustrates a project safety plan cover sheet listing the components of a project safety plan. Items 111 are initiated in the planning phase; items 1217 are initiated during the execution phase of construction.

## 10.4 Development Of The Project Safety Plan

Project supervisors and crew leaders develop a project safety plan as discussed in paragraphs 10.4.110.4.11. The project safety plan must be approved before work at the project site can start.

## 10.4.1 Project Organization Sheet

Project supervisors create a project organization sheet for inclusion in the safety plan. Refer to paragraph 2.3.3 for information on T/O development.

## Project Safety Plan/ Accident Prevention Plan (Cover Sheet)

Project Location:__________________________________
Project Title: _______________________________________________________________________ Lead Element:__________________
Support Element(s):__________________________________
TABLE OF CONTENTS
YES
NO
1. Project Organization Sheet.


2. Project Scope Sheet.


3. Definable Features of Work Submittal List.


4. Activity Hazard Analysis Sheets.


5. Identify Required Skills and Training.


6. Special License(s) and Permits Required.


7. Safety Inspection Plan Summary.


8. Administrative Controls (e.g., general safety plan, policies, procedures,
SOPs).


9. Safety Equipment Required; Tools and Materials
(state how it will be used).


10.   Personal Protective Equipment Required for Safety.


11.   Special Safety Plans (e.g., fall protection plan, scaffolding plans).


12.   Emergency Phone Number Form.


13.   Daily Safety Lecture Log.


14.   Daily Safety Inspection Reports.


15.   Safety Hazard/Deficiency List.


16.   Report of Unsafe or Unhealthy Working Conditions.


17.   Completion/Turnover Inspection Roles and Procedures.


Project Supervisor: _____________________________________________
Date: ______________
Project Manager:____________________________________________________________________ Safety Officer:_________________________________________________
Approved/Disapproved
Reason for disapproval:______________________________________________________________ _________________________________________________________________________________

## 10.4.2 Project Scope Sheet

Project supervisors create a project scope sheet for inclusion in the safety plan. Refer to paragraph 2.3.6 for information on project scope sheet development.

## 10.4.3 Definable Features Of Work

A definable feature of work is the basis for an activity hazard analysis. Refer to paragraph 9.4.3 for information on the development of the definable features of work submittal list.

## 10.4.4 Activity Hazard Analysis

Project supervisors and assigned crew leaders conduct an activity hazard analysis on each definable feature of work to provide detailed identification of project-specific hazards and controls. Ideally, the workers involved with the activity should develop the activity hazard analysis, as they normally have the technical expertise to know the process and the hazards involved. It should be used as a training tool for all members involved in the activity and reviewed before work begins. Before beginning each work activity that presents hazards not experienced in previous project operations, or where a new work crew or support element crew is to perform the work, the crew performing that work activity prepares an activity hazard analysis, using the following procedures:


1. An activity hazard analysis defines the activity being performed and identifies the work sequences, specific
anticipated hazards, site conditions, equipment, materials, as well as the control measures to be implemented to eliminate or reduce each hazard to an acceptable level of risk. Figure 10-2 illustrates the activity hazard analysis form.

2. Work does not begin until the activity hazard analysis for the work activity is accepted by the safety officer
and discussed with all engaged in the activity, including the lead element, support element(s), and unit
safety representatives at preparatory and initial control phase meetings.

3. The names of the competent/qualified person(s) required for a particular activity (e.g., excavations,
scaffolding, fall protection, as specified by 29 CFR 1910, Occupational Safety and Health Standards; 29
CFR 1926, Safety and Health Regulations for Construction; and EM 38511) are identified and included in the activity hazard analysis. Proof of competency/qualification is submitted to the safety office for
acceptance prior to the start of that work activity.

a. A competent person is one who can identify existing and predictable hazards in the working
environment or working conditions that are dangerous to personnel and who has authorization to take
prompt corrective measures to eliminate them.

b. A qualified person is one who, by possession of a recognized degree, certificate, or professional
standing or extensive knowledge, training, and experience, has successfully demonstrated the ability to
solve problems related to the subject matter, the work, or the project.

4. The activity hazard analysis is reviewed and modified as necessary to address changing site conditions,
operations, or competent/qualified person(s).

a. If more than one competent/qualified person is used on the activity, a list of names is submitted as an
attachment to the activity hazard analysis. Those listed must be competent/qualified for the type of work involved in the activity hazard analysis and familiar with current site safety issues.

b. If a competent/qualified person not on the original list is added, the list is updatedan administrative
action not requiring an updated activity hazard analysis. The new person shall acknowledge in writing
that he or she has reviewed the activity hazard analysis and is familiar with current site safety issues.

5. An RAC is assigned to each activity using a risk assessment matrix and the ORM process. Refer to unit
SOP for procedures based on DODI 6055.1.

## 10.4.5 Identify Required Skills And Training

Project supervisors and assigned crew leaders identify skills and training required for accomplishment of safety actions during each activity hazard analysis. For example, a safety supervisor is designated on each project crew.

This person will have required minimum training for the safety supervisor duty pertaining to the occupational safety and health program. Contact the unit safety officer for an up-to-date list of safety supervisor training requirements. Refer to paragraph 2.3.8 for information on documenting training requirements. Also, if special training required for the project is not unit-funded, the requirement must be added to the project's BOM. Refer to paragraph 4.3.3 for information on BOM development.

## 10.4.6 Special License And Permit Required

Project supervisors and assigned crew leaders identify special license and permit requirements. They submit these requirements via the project manager to the unit training officer for licensing. Refer to paragraph 2.3.8 for further information on training requirements. Permit requests are coordinated with the unit QC manager. Refer to paragraph 6.3.8.2 for permit request scheduling and forms.

## 10.4.7 Safety Inspection Plan Summary (Engineering Controls)

The project supervisor and assigned crew leaders create the project safety inspection plan summary by consolidating a list of safety requirements by activity number from each CAS sheet and activity hazard analysis. Figure 10-3 illustrates a project safety inspection plan summary form. The unit safety officer reviews this plan before forwarding to the lead element project manager for resource leveling and approval.

## 10.4.8 Administrative Controls

Project supervisors and assigned crew leaders create administrative controls required to avoid or mitigate hazards identified during each activity hazard analysis. The unit safety officer is contacted for an up-to-date list of standard/general safety actions, policies, procedures, and SOPs prior to creating an independent list of administrative controls. The unit safety officer reviews this list before forwarding to the lead element project manager for approval.

## 10.4.9 Safety Equipment Required

Project supervisors and assigned crew leaders identify safety equipment requirements based on each activity hazard analysis. The unit safety officer is contacted for an up-to-date list of standard safety equipment, including safety consumable items commonly used on construction projects, prior to creating an independent list. Project supervisors confirm tools and materials listed are on either the unit's TOA and available or the BOM. The unit safety officer reviews these requirements before forwarding to the lead element project manager for resource leveling and approval. Figure 10-4 illustrates a safety equipment list form.

## 10.4.10 Personal Protective Equipment Required For Safety

Project supervisors and assigned crew leaders identify PPE requirements based on each activity hazard analysis. The unit safety officer is contacted for an up-to-date list of common PPE used on project sites prior to creating an independent list. Project supervisors confirm PPE listed is on either the unit's TOA, and available, or the BOM. The unit safety officer reviews these requirements before forwarding to the lead element project manager for resource leveling and approval. Refer to figure 10-4 for the PPE list form.

## Safety Equipment List/ Personal Protective Equipment List

| SAFETY EQUIPMENT                                 |     |
|--------------------------------------------------|-----|
| (Tools and Materials including consumable items) |     |
| QUANTITY                                         |     |
| REQUIRED                                         |     |
| QUANTITY                                         |     |
| ONSITE                                           |     |
| PROPER USE                                       |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |
|                                                  |     |

## 10.4.11 Special Safety Plans

Specific safety plans are required for the following areas:


1. Fall protection

2. Scaffolding

3. Excavation

4. Demolition

5. Confined space

6. Traffic control.
Risk assessment from each activity hazard analysis and mandatory OSHA compliance programs may require additional plans. Refer to EM 385-1-1, and/or 29 CFR 1926, as a guide. Contact the unit safety officer for further information.

## 10.5 Execution Of The Project Safety Plan

The project supervisor is the primary person responsible for safety at the assigned project. The project manager ensures that the project supervisor executes the safety plan and integrates safety principles and procedures as a matter of routine into daily production tasks.

## 10.5.1 Emergency Mishap Response Plan

Project supervisors and assigned crew leaders tailor the unit's emergency response plan to the project location. Crew members must know the location of the nearest telephone or means of communication; have access to a map or know the location of the nearest medical facility; and know the proper procedure to report mishaps. Project supervisors hold rehearsal events, especially upon first arrival at a new location and when a new support element crew is onsite. The project supervisor submits the emergency response plan to the project manager for approval via the unit safety officer. Refer to paragraphs 6.2 and 6.3 for further information on jobsite setup.

## 10.5.2 Daily Safety Lecture Log

Project supervisors and assigned crew leaders conduct daily safety lectures, which are coordinated with the schedule, and focus on hazard awareness for the production tasks to be conducted that day. Personnel awareness is crucial to mishap prevention. In addition to anticipating the hazard and providing protective equipment, a crew leader must be trained and motivated to properly use the equipment. If the corrective action includes specific procedures or methods, the project supervisor must ensure the crew leader follows those procedures every time.

Refer to paragraph 6.3.2 for further information on crew briefings.

## 10.5.3 Daily Safety Inspection

The safety officer/assistant safety officer is responsible for the daily safety report. These procedures are beyond the scope of this publication. Refer to individual unit safety SOP Service-specific guidance on safety inspection report requirements and formats. The purpose of this report is to document that the required hazard control measures are in use and properly followed. The safety inspector signs these reports. The project supervisor and project safety supervisor also sign the report, acknowledging its contents. A copy of the daily safety report is provided to the project supervisor so it can be posted on the jobsite information board.

## 10.5.4 Safety Hazard/Deficiency

Project supervisors and assigned crew leaders work continually to avoid or correct deficiencies from the onset of construction. When a hazard or unsafe condition is recognized, the situation is immediately addressed. Safety hazards and deficiencies not immediately corrected are noted on the daily safety report and tracked on the rework items list. The list should indicate the date identified, description of each deficiency, contract requirement, action taken, resolution, and the date corrected. Figure 10-5 illustrates a project Safety Hazard and Deficiency List Form. The project supervisor maintains a safety hazard and deficiency list at the jobsite; the safety officer maintains an independent safety hazard and deficiency list. The project supervisor must not allow unsafe work practices to continue. Each crew member has the authority to stop unsafe acts. The project manager must be notified of all mishaps and near mishaps according to unit safety SOP. The project manager closely monitors corrective action of safety hazards and deficiencies, ensuring proper resource allocation. Repeated hazards and deficiencies receive command attention if not corrected within several days.

## 10.5.5 Report Of Unsafe Or Unhealthy Working Conditions

Any person may submit a report of an unsafe or unhealthful working condition directly to the safety office. Project supervisors post the proper form for reporting unsafe or unhealthful working conditions on the jobsite information board and ensure crew members are briefed on its use. Contact the unit safety officer for information on the most up-to-date forms and procedures.

## 10.5.6 Completion/Turnover Inspection Roles And Procedures

The project manager, project supervisor, safety supervisor, and safety officer play a significant role with project completion or turnover inspections. Refer to chapter 5 for information on roles and procedures for project turnover or chapter 8 for project completion information. Refer to the unit safety officer's SOP for specific joint facilities and project site safety inspection criteria. All received documents concerning completion or turnover become part of the project package.

## Chapter 11 Environmental Protection Plan 11.1 Introduction

All construction projects have environmental considerations requiring an approved plan. The military must also comply with environmental legal requirements while accomplishing its mission. Common guidance applicable to each military service is found in the Federal Acquisition Regulation and UFGS. Managers are responsible for initiating actions to develop an environmental protection plan. Leadership is imperative to integrating environmental considerations into the planning process through the performance phases to achieve the desired outcomes. Military engineers must turn concern for environmental considerations into an institutional and personal ethic. For a successful project outcome, engineers incorporate these considerations proactively to identify, prevent, and mitigate situations that impact mission accomplishment rather than as a reaction to laws and regulations.

## 11.2 Environmental Protection

Air Force Instruction (AFI) 91301, Air Force Occupation and Environmental Safety, Fire Protection, and Health (AFOSH) Program Field Manual 334.5/MCRP 411B, Environmental Considerations; and Navy warfare publication (NWP) 411, Environmental Protection, provide guidance to military engineers on compliance with environmental laws and regulations. Environmental considerations comprise a broad range of issues that must be integrated into all phases of construction from design, planning, and estimating through execution.

The contracting office must accept an engineering unit environmental plan prior to the start of construction. Refer to UFGS Section 014520.0010, Environmental Protection, for further information on the unit environmental protection plan. The unit environmental program has two levels with regard to construction projects:


1. Project Environmental Protection Plan. Project managers and project supervisor perform and direct
activities to develop an individual project environmental protection plan. These activities are discussed in paragraphs 11.3 thru 11.10.

2. Unit Environmental Protection Plan. The unit environmental manager implements the environmental
program and advises the commanding officer on all environmental and HM/HW issues. The environmental program is executed through the chain of command. These activities are beyond the scope of this publication. However, this publication discusses integration and transition points involving project managers and project supervisors with the unit environmental program.

## 11.3 The Environmental Protection Plan

The project supervisor is required to have a tailored environmental protection plan specific to the assigned project that presents a comprehensive overview of known or potential environmental issues which the project supervisor must address during construction. Figure 11-1 illustrates a cover sheet listing the components of a project environmental protection plan. Items 110 are initiated in the planning phase; items 1115 are initiated during the execution phase of construction. The project supervisor must keep the environmental protection plan current and onsite.

## Project Environmental Protection Plan (Cover Sheet)

|                                                                                      | Lead Element:_________________    | Support Element(s):__________________________________    |
|--------------------------------------------------------------------------------------|-----------------------------------|----------------------------------------------------------|
| TABLE OF CONTENTS                                                                    | YES                               | NO                                                       |
| 1. Project Organization Sheet.                                                       |                                   |                                                          |
| 2. Project Scope Sheet.                                                              |                                   |                                                          |
| 3. Definable Features of Work Submittal List.                                        |                                   |                                                          |
| 4. Activity Hazard Analysis Sheets.                                                  |                                   |                                                          |
| 5. Identify Required Skills and Training.                                            |                                   |                                                          |
| 6. Special License(s) and Permits Required.                                          |                                   |                                                          |
| 7. Environmental Protection Plan Summary.                                            |                                   |                                                          |
| 8. Administrative Controls (e.g., HM/HW plan, policies, procedures, SOPs).           |                                   |                                                          |
| 9. Environmental Equipment Required; Tools and Materials                             |                                   |                                                          |
|                                                                                      |                                   |                                                          |
| (state how it will be used).                                                         |                                   |                                                          |
| 10. Personal Protective Equipment Required for Environmental.                        |                                   |                                                          |
| 11. Hazardous Material Inventory.                                                    |                                   |                                                          |
| 12. Authorized User List.                                                            |                                   |                                                          |
| 13. Material Safety Data Sheet File.                                                 |                                   |                                                          |
| 14. Project Environmental Inspection Checklists.                                     |                                   |                                                          |
| 15. Spill Response Plan.                                                             |                                   |                                                          |
| 16. Other Plans and Considerations.                                                  |                                   |                                                          |
|                                                                                      |                                   |                                                          |
|                                                                                      |                                   |                                                          |
| Project Supervisor: _____________________________________________                    | Date: ______________              |                                                          |
| Project Manager: ___________________________________________________________________ |                                   |                                                          |
| Environmental Manager: _________________________________________                     | Approved/Disapproved              |                                                          |

Environmental protection is vital in construction. The project manager must be engaged in the planning process from the beginning. The project manager engages base public works at the project location as early as possible to identify and forestall potential problems. The project manager meets with the contracting officer prior to submittal of the environmental protection plan to discuss implementation of the initial plan, possible subsequent additions and revisions to the plan, and any reporting requirements.

## 11.4 Development Of The Environmental Protection Plan

Project supervisors and crew leaders develop a project environmental protection plan as discussed in paragraphs 11.4.1 thru 11.4.10. For each topic, they address environmental issues at a level of detail commensurate with the scope of the environmental issue and the required construction task(s).

## 11.4.1 Project Organization Sheet

Project supervisors create a project organization sheet for inclusion in the environmental protection plan. Refer to paragraph 2.3.3 for information on T/O development.

## 11.4.2 Project Scope Sheet

Project supervisors create a project scope sheet including general site information, a preconstruction description of the site, and photos for inclusion in the environmental protection plan. Refer to paragraph 2.3.6 for information on project scope sheet development.

## 11.4.3 Definable Features Of Work

A definable feature of work is the basis for an activity hazard analysis. Refer to paragraph 9.4.3 for information on the development of the definable features of work submittal list.

## 11.4.4 Activity Hazard Analysis

Project supervisors and assigned crew leaders conduct an activity hazard analysis of each definable feature of work to provide detailed identification of known or potential environmental issues and controls. Copies of applicable activity hazard analysis sheets become part of the environmental protection plan. Refer to paragraph
10.4.4 for further information on conducting an activity hazard analysis.

## 11.4.5 Identify Required Skills And Training

Project supervisors and assigned crew leaders identify skills and training required for accomplishment of environmental actions during each activity hazard analysis. For example, each project crew must have a designated HM/HW representative. This person will have required minimum training for the HM/HW
representative duty pertaining to the unit environmental program. Contact the unit environmental manager for an up-to-date list of HM/HW representative training requirements. If the special training required is not unit-funded, the requirement must be added to the project's BOM. Refer to paragraph 4.3.3 for information on BOM
development. Refer to paragraph 2.3.8 for information on training requirements documentation.

## 11.4.6 Special License(S) And Permits Required

Project supervisors and assigned crew leaders identify special license(s) and permit requirements. They submit these requirements via the project manager to the unit environmental manager. Permit requests are coordinated with the unit QC manager. Refer to paragraph 6.3.8.2 for permit request scheduling and forms. Refer to paragraph 2.3.8 for further information on training requirements.

## 11.4.7 Environmental Protection Plan Summary (Engineering Controls)

The project supervisor and assigned crew leaders create the project environmental protection plan summary by consolidating a list of environmental requirements by activity number from each CAS sheet and activity hazard analysis. Figure 11-2 illustrates a project Environmental Protection Plan Summary form. The unit environmental manager reviews this plan before it is forwarded to the lead element project manager for resource leveling and approval.

## 11.4.8 Administrative Controls

Project supervisors and assigned crew leaders create administrative controls required to avoid or mitigate hazards identified during each activity hazard analysis. Contact the unit environmental manager for an up-to-date list of standard/general environmental actions, policies, procedures, and SOPs prior to creating an independent list of administrative controls. The unit environmental manager reviews these administrative controls before forwarding to the lead element project manager for approval.

## 11.4.9 Environmental Equipment Required

Project supervisors and assigned crew leaders identify environmental equipment requirements based on each activity hazard analysis. Contact the unit environmental manager for an up-to-date list of standard environmental equipment, including consumable items, commonly used on construction projects prior to creating an independent list. Project supervisors confirm tools and materials listed are on either the unit's TOA, and available, or the BOM. The unit environmental manager reviews the requirements list before forwarding to the lead element project manager for resource leveling and approval. Figure 11-3 illustrates an Environmental Protection Plan Equipment List form.

## 11.4.10 Personal Protective Equipment Required For Safety

Project supervisors and assigned crew leaders identify PPE requirements based on each activity hazard analysis. Contact the unit environmental manager for an up-to-date list of common PPE used on project sites prior to creating an independent list. Project supervisors confirm PPE listed is on either the unit's TOA, and available, or the BOM. The unit environmental manager reviews these requirements before forwarding to the lead element project manager for resource leveling and approval. Refer to figure 11-3 for the Environmental Protection Plan Equipment List form.

## Environmental Protection Plan Equipment List

QUANTITY
REQUIRED
QUANTITY
ONSITE
PROPER USE
ACTIVITY
NUMBER
EQUIPMENT
(Tools and Materials including
consumable items)

## 11.5 Execution Of The Project Environmental Plan

The project supervisor is the primary responsible person for environmental protection actions on the assigned project. The project manager is responsible to see that the project supervisor is executing the environmental protection plan and integrating environmental principles and procedures as a matter of routine into daily production tasks.

## 11.5.1 Hazardous Material/Hazardous Waste Management

The project supervisor and assigned crew leaders are responsible for the proper handling of HM. It is important to identify all HM on the project and understand the requirements for storage, usage, and disposal. The project supervisor ensures the HM/HW representative maintains an accurate inventory of HM at the project site. Refer to the unit SOP or the environmental manager for the hazardous material inventory format. Refer to the unit SOP for HM/HW management and procedures. In support of HM/HW management, leaders should:


1. Ensure subordinates receive adequate training on the HM to which they are exposed.

2. Maintain an up-to-date list of all HM/HW present in the area.

3. Ensure that containers of hazardous chemicals are labeled, tagged, or otherwise marked to identify the
material and to warn personnel of hazards.

4. Maintain an MSDS for every HM on the project site

5. Ensure that personnel are trained to recognize, understand, and use the MSDS and labels for the HM to
which they are exposed.

6. Ensure that personnel use proper procedures when working with hazardous chemicals and wear PPE.

## 11.5.2 Authorized User List

The authorized user list is an established comprehensive list of HM authorized for use at the unit. If the HM item is not on this list, the unit cannot obtain it. Project supervisors identify HM during planning and estimating to ensure the item is on the unit's or project site location's authorized user list. Contact the environmental manager to add required HM items not identified on the authorized user list.

## 11.5.3 Material Safety Data Sheet

An MSDS is a summary of information on a given chemical that identifies the material, its health and physical hazards, its exposure limits, and the precautions involved. An MSDS also provides the following information:


1. How the material may be safely handled

2. Personal protective equipment required

3. Safety precautions required for use

4. Proper storage

5. First aid or medical treatment required for exposure.
An MSDS must be onsite for each HM used on the project site. The project supervisor is required by Federal law to inform crew members of the risks and all safety precautions associated with any HM present on the jobsite and ensure the crew knows the MSDS location and use. The project supervisor may use the daily safety lecture to discuss this information. Material safety data sheets for HM in use are posted on the jobsite information board. The unit environmental manager is responsible for maintaining a reference library for each HM item. Contact the environmental manager for technical guidance on the use of MSDS.

## 11.5.4 Project Environmental Inspection Checklists

The Project Environmental Inspection Checklist documents that the required environmental protection measures are in use and proper procedures are being followed on the jobsite. The project supervisor, a crew leader, the project safety supervisor, or HM/HW representative is responsible to inspect the jobsite on a daily basis using the checklist illustrated in figure 11-4. Refer to individual unit environmental program SOP Service-specific guidance for inspection reporting requirements, frequency, and formats. The inspector signs these reports and, unless otherwise directed, files them in the jobsite project file.

## 11.5.5 Spill Response Plan

Emergency HM/HW spill response plans are required for all construction project sites. These plans address all aspects of spill response, to include site-specific response procedures and spill response equipment requirements for each major HM/HW operation. The project manager is responsible to ensure a spill response plan is approved for the project. Project supervisors are responsible to execute the plan and ensure assigned crew members are trained on the plan. Contact the unit environmental manager for up-to-date information, checklists, and procedures for a site-specific plan. Refer to FM 334.5/MCRP 411B, for further information on spill response plans.

## 11.5.6 Completion/Turnover Inspection Roles And Procedures

The project manager, project supervisor, HM/HW representative, and environmental manager play a significant role with project completion or turnover inspections. Refer to the unit environmental manager's SOP for environmental program turnover/completion actions. All received documents concerning completion or turnover become part of the project package.

## 11.6 Asbestos

State environmental regulatory departments closely scrutinize the demolition projects of older structures on installations. Many of these structures contain asbestos and lead-based paint, both of which are known health hazards. Installations are required to notify the State before beginning demolition or renovation projects.

Immediately stop work and contact the unit environmental manager if asbestos is suspected on a project. All asbestos-containing materials and lead-based paint must be removed by trained personnel.

## 11.7 Fugitive Dust

The project supervisor should attempt to minimize airborne dust resulting from construction activities and must address the following questions:


1. Is a dust permit required?

2. Does the project have the proper dust control permit for construction activities?

3. Does the project have a dust mitigation plan? Dust mitigation must occur 24 hours a day 7 days a week
regardless of construction status.

## Project Environmental Inspection Checklist

| 1. ADMINISTRATION                                                               | YES    | NO                                                                 | N/A    |
|---------------------------------------------------------------------------------|--------|--------------------------------------------------------------------|--------|
| Oil and hazardous substance spill checklist posted in a high-visibility area?   |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are emergency phone numbers posted by field office phones?                      |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Does the project site have any ignitable (e.g., fuel storage areas) or reactive |        |                                                                    |        |
| waste?                                                                          |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| If yes, are items separated and confined from all sources of ignition or        |        |                                                                    |        |
| reaction?                                                                       |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are smoking and open flames confined to a designated area?                      |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are "NO SMOKING" signs posted?                                                  |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are MSDS available for each hazardous material used?                            |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Do all workers know how to use MSDS and where they are located?                 |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| NOTE:                                                                           |        | Do not accept materials without MSDS. MSDS need to travel with the |        |
| material at all times.                                                          |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| 2. HAZARDOUS MATERIAL CONTAINERS/PALLETS/COVERS                                 |        |                                                                    |        |
| Are Department of Transportation-approved containers in use?                    |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are environmental pallets/covers available and in use?                          |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are drip pans/absorbent material placed under the containers?                   |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are containers holding ignitable grounded; do they have a 6-in freeboard?       |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are containers properly sealed?                                                 |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are containers leaking, damaged, or overfilled?                                 |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are containers 50 inches from the facility?                                     |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Is there evidence of heat generation from incompatible waste being mixed?       |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are containers properly marked and labeled?                                     |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are any containers overdue; do any containers need to be turned in to HM        |        |                                                                    |        |
| or the base?                                                                    |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are all oily rags stored in containers marked "OILY RAGS ONLY"?                 |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| 3. SAFETY EQUIPMENT                                                             |        |                                                                    |        |
| Are warning signs posted and in good condition?                                 |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Are gloves, face shields, and protective aprons available and in good           |        |                                                                    |        |
| condition?                                                                      |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| 4. EMERGENCY RESPONSE                                                           |        |                                                                    |        |
| Is a properly stocked spill kit available?                                      |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
| Have personnel been briefed on emergency response and clean-up                  |        |                                                                    |        |
| procedures?                                                                     |        |                                                                    |        |
|                                                                                 |        |                                                                    |        |
Have personnel been briefed on any environmental or health hazards associated with the project?


Have personnel received HW management training (i.e., classroom, on-thejob training)?


5. FUGITIVE DUST


Is a visible plume of dust resulting from construction activities extending more than 50 yards from the point of origin?


6. CLEANING PAVING EQUIPMENT


If a solvent is being used (e.g., diesel fuel), is the runoff properly contained?


7. CHLOROFLUOROCARBON USAGE


Is recycling equipment being used to reclaim all Freon?


Are operators certified to service air conditioners?

The project supervisor takes all reasonable precautions to abate fugitive dust from becoming airborne whenever a project site activity produces fugitive dust. Reasonable precautions include the following:


1. Conditions agreed upon in the project permit

2. Sprinkling

3. Compacting

4. Enclosure

5. Chemical or asphalt sealing

6. Cleaning up

7. Sweeping

8. Other measures the project manager may specify to accomplish satisfactory results.

## 11.8 Storm Water

Many projects require a specific storm water plan and permit. Consult the host base environmental representative and inquire about specific permit requirements. Many bases have a template for the storm water permit and can assist in writing the permit. However, if the plan and permit are not required, the project should still follow best management practices to protect storm sewers and waterways.

## 11.9 Waste Disposal And Recycling

Ensure waste is disposed of in accordance with base policy. Many bases have recycling/reuse programs that minimize waste stream. Additionally, it is always beneficial to identify ways to reduce the project waste stream.

## 11.10 Wetlands

Wetlands present many problems for construction. If a project is in a wetlands area, start working early with the base environmental representative to address all possible issues.

## Appendix A Construction Project Package A.1 Introduction

The planning, organization, and execution of a construction project can be demanding and complex. The construction project package is a tool to assist leaders in mission accomplishment. Figure A-1 illustrates a table of contents for items contained in the project package. All project packages are in the project package format and use forms as shown in figure A-1. The contents of the individual sections are shown in alphabetical order for ease of locating what information goes into each section. Follow specific unit implementation guidance for the exact project package format. In a contingency operation, some forms may be waived or vary in format based on guidance by command authority or HHQ.

## A.2 Forms

The First Naval Construction Division (1NCD) and NCRs validate the approved forms. Electronic copies of blank forms used for the construction project package are available at 1NCD's Web portal: https://www.portal.navy.mil/necc/1ncd/N3. Forms are also available at the Navy staff operations directorate (N3) operations page and/or NCR's R3 operations Web sites. Software guidance is available in the Seabee Construction Management Software User Guide. Forms may be computer-generated, but must be the same content as shown. Users should periodically check the source documents referenced for changes to these forms.

PROJECT PACKAGE
SECTION
CONTENTS
Section 1: General Information and Correspondence
1A
Incoming Messages and Correspondence
Outgoing Messages and Correspondence Tasking Letter/Correspondence
1B
Deployment Calendar
Pre-beneficial Occupancy Date Inspection Request Preconstruction Conference Summary Predeployment Site Visit Summary Project Organization Project Package Sign-off Sheet Project Planning Milestones
Project Scope Sheet Turnover Memorandum
Section 2: Activities and Network
2A
Level II Gantt Chart
Level III Precedence Diagram Master Activity Listing Master Activity Summary Sheets Two-week Schedules
2B
CAS Sheets (Recommend including filled-out material requisitions)
CAS Sheets of Completed Activities Level III Gantt Chart Other Computer Printouts/Reports SITREP Feeders and Photo SITREPs Two-week Labor Summaries
Section 3: Resources
3A
30/60/90-day Material List
30/60/90-day Material List Letter
BOM
Equipment Requirement Summary Submittal Status Log and Procedures Tool Requirement Summary
3B
Add-on/Reorder Justification Forms
Add-on/Reorder BOM BOM/MTO Comparison Worksheets Borrow Log Long Lead Items List MTO Worksheets Material Transfer Requests

## Project Package

| SECTION                                                                         |
|---------------------------------------------------------------------------------|
| Section 4: Plans                                                                |
| 4A                                                                              |
| QC Plan/QC Plan Cover Sheet                                                     |
| 29 Code of Federal Regulations 1926, Highlighted Completion/Turnover Inspection |
| and Letters File                                                                |
| Asphalt Placement Clearance Forms                                               |
| Concrete Placement Clearance Forms                                              |
| Daily QC Inspection Reports                                                     |
| DCD File                                                                        |
| Definable Features of Work Submittal List                                       |
| Engineering Service Request                                                     |
| Excavation Request                                                              |
| FAR Submittal Log and FAR File                                                  |
| Initial Phase Checklist File                                                    |
| Mineral Products Request                                                        |
| Other Quality Control and Production Forms                                      |
| Photos (i.e., preplacement photos for concrete placements)                      |
| PPE Required for Testing List                                                   |
| Preparatory Phase Checklist File                                                |
| QC Inspection Plan Summary                                                      |
| QC Requirements List                                                            |
| Rework Items List and Procedures                                                |
| RFI Submittal Log and RFI File                                                  |
| Road Closure Request                                                            |
| Skill and Training Requirements (Training for production and QC)                |
| Special License Requirements                                                    |
| Testing Equipment Requirements List                                             |
| Testing Plan and Log                                                            |
| Utility Interruption Request                                                    |
| 4B                                                                              |
| Safety Plan/Safety Plan Cover Sheet                                             |
| Accident/Near Mishap/Mishap Reports                                             |
| Activity Hazard Analysis Sheets                                                 |
| Administrative Controls (i.e., General Safety Plan, policies, procedures, SOPs) |
| Completion/Turnover Inspection and Letters File                                 |
| Daily Safety Inspection Reports                                                 |
| Daily Safety Lecture Log                                                        |
| Emergency Phone Numbers                                                         |
| Employee Report of Unsafe or Unhealthful Working Conditions                     |
| PPE Required for Safety List                                                    |
| Safety Equipment Requirements List                                              |
| Safety Hazard/Deficiency List                                                   |
| Safety Inspection Plan Summary                                                  |
| Skill and Training Requirements (Training for Safety)                           |
| Special License and Permit Requirements                                         |
| Special Safety Plans (i.e., Fall Protection Plan, Scaffolding Plan)             |
|                                                                                 |
PROJECT PACKAGE
SECTION
CONTENTS
Section 4: Plans (continued)
4B
Environmental Protection Plan and Environmental Protection Plan Cover Sheet
Administrative Controls (i.e., General HM/HW plan, policies, procedures, SOPs) Completion/Turnover Inspection and Letters File Environmental Protection Plan Summary Environmental Equipment Requirements List HM/HW Management File Authorized User List (Copy of pages showing project required items only) HM Inventory (Project Site) MSDS File Oher Plans and Considerations (i.e., Asbestos-testing results, fugitive dust, storm
water)
PPE Required for Environmental Protection List Project Environmentsl Inspection Checklist Skill and Training Requirements (Training for Environmental) Special License and Permit Requirements Spill Response Plan
Section 5: Drawings and Specifications
5A
Project Plans
SpecificationsHighlighted
5B
Detailed Slab Layout Drawings
Forming Plans Other Sketches/Drawings Rebar Bending Schedule Shop Drawings Site Layout Technical Data


## Appendix B United States Air Force Construction Project Package B.1 Introduction

The United States Air Force Construction Project Package facilitates the optimization of resources, to include personnel, equipment, and materials, through its approach to project management. Organized sequentially by section, this project package is the central depository for essential items documenting the history, progress, and associated costs of a construction project. Figure B-1 illustrates a table of contents for items contained in this project package. The operations section is responsible for maintaining the official copy of the project folder, however, an on-site project folder must also be maintained throughout project duration and then turned over to operations section for incorporation into the official copy. The design engineer is responsible for creating the project folder and adding all programming, evaluation, and design information to it. After design is complete, the project engineer/project manager maintains the project folder until completed closeout documentation is added. The folder is generally a six-part folder, but project size and stored information may require additional folders or binders.

## B.2 United States Air Force Unique Project Guidance

United States Air Force RED HORSE units normally use a "design-build" process during their training cycle.

Refer to RED HORSE Project Management Manuel, A Comprehensive Guide for Project OICs and Project NCOICs; and United States Air Force Project Managers' Guide for Design and Construction, for their unique specific mission guidance.

## B.3 Project Package Section Listing

SECTION
CONTENTS
Section 1: Approval Documentation
Approved DD Form 1391/1391c
AF Form (AF) 332, Base Civil Engineer Work Request or AF 327, Base Civil Engineer Work Order AF 813, Request for Environmental Impact Analysis RED HORSE 1391c Cost Evaluation Customer Notification Letter
Section 2: Design Diary
Evaluation Visit and Design Visit Trip Report
Point of Contact List Calculations/Specifications Minutes of Preconstruction Meetings and Correspondence
Section 3: Funding Documentation 03
Funding Message
Funding Request Correspondence AF 9, Request for Purchase, with Contract Documents Other Material Order or Funding Forms (AF 1445, Materiels and Equipment List; AF 1469, Subsistence-in-Kind (SIK) Invalid Entitlements Log (LRA); AF 2005, Issue/Turn-in Request;
DD Form 1348-6, DOD Single Line Item Requisition System Document, etc.)
BOM Receipts and Record of Credit Card Purchases
Section 4: Temporary Duty/Weekly Reports
Project Operation Order
Team Roster Temporary Duty Orders Weekly SITREPs/Cost Reports Paid Temporary Duty Vouchers
Section 5: Construction Diary
Construction Blue Book
AF 103, Base Civil Engineer Work Clearance Request
Reduced Size Copy of Complete Drawings
Project Schedule Lab Results Problems/Special Site Adaptations Minutes of Meetings/General Correspondence
Section 6: Project Summary
Closeout Checklist
DD Form 1354, Transfer and Acceptance of DOD Real Property After Action Report Photographs/Newspaper Articles
Legend: AF
Air Force (form)
RED HORSE
Rapid Engineer Deployable Heavy Operational Repair Squadron Engineer

## Appendix C Alternate Critical-Path Method Procedures C.1 Introduction

Critical-path method is essentially a practical guide to construction project scheduling. It is a step-by-step system for process planning and synchronization that identifies critical and noncritical activities with the objective of mitigating timeframe dilemmas and process bottlenecks. United States Army and USMC engineers utilize the following tools for the CPM of project scheduling:


1. Logic diagram

2. Activity duration and resources

3. Activity start and finish times

4. Critical activities, critical path, and float

5. Early start schedule

6. Reduction of the project.
Although the military services use the CPM similarly, different procedures embedded in the culture of each military service appear throughout each training curriculum. For this reason, this appendix discusses CPM procedures used by the USA and USMC. This content is taken from FM 5-412/MCRP 3-17.7F, Project Management. Refer to chapter 3 for further information on the CPM common to all military engineers.

## Note

Field Manual 5-412/MCRP 3-17.7F will be canceled when NTRP 4-04.2.3/ TM 3-34.41/AFPAM 32-1000/MCRP 3-17.7M, Construction Estimating, and this publication, NTRP 4-04.2.5/TM 3-34.42/AFPAM 32-1020/MCRP 3-17.7F, Construction Project Management, meet approval.

## C.2 Logic Diagram

One of the most important features of the CPM is the logic diagram. The logic diagram graphically portrays the relationships among a project's many activities. This benefits the manager by providing a tool to anticipate and eliminate problems that might occur during the construction phase of the project. Before the diagram can be drawn up, however, the project construction must first be mentally conceived and depicted on paper to determine the activity relationships. The manager does this by posing the following questions for each activity on the activity list:


1. Start. Can this activity start at the beginning of the project?

2. Precedence. Which activities must be finished before this one begins?

3. Concurrence. Which other activities may either start or finish at the same time as this one?

4. Succession. Which activities cannot begin until this one is finished?

5. Lag/Lead. Which activities may start when a portion of another activity is complete?

## C.2.1 Determine Activity Relationships

One way to determine activity relationships is to add a column titled Preceded Immediately By to the right of the activities list, as illustrated in figure C-1. Under this column, for each activity, list all other activities (numbers, letters, or symbols) which must immediately precede the activity in question. If the activity can start at the very beginning of the entire project, enter "None." For example, the mission is to build a 40-ft by 40-ft by 8-in concrete pad, and construct a 12-ft wide, 1,000-yard long gravel roadway leading to it. From the mental and paper construction of the project, the manager lists the following activities for constructing the roadway:


1. Clear roadway.

2. Acquire gravel.

3. Prepare subgrade/subbase.

4. Lay gravel.
For the pad, the manager lists the following tasks:

1. Clear site. 2. Acquire gravel. 3. Prepare foundation. 4. Prepare forms. 5. Place forms.
6. Mix and pour concrete.
7. Cure concrete.
8. Remove forms.
An actual activities list is much more detailed. This is a simplified activities list to provide clarity.

If all resources are immediately available, except the gravel which must be acquired, four of the activities (A, B, C, G) can begin immediately and "None" will be noted in the Preceded Immediately By column for those activities. Preparation of the pad foundation (D) cannot begin until the pad site has been cleared (A), so activity D's Preceded Immediately By column lists A. Since activities F and I both require gravel (activity F because gravel is a component of concrete), both F and I Preceded Immediately By columns list activity C.



| CONSTRUCTION ACTIVITY NAME    | PRECEDED                  | ACTIVITY    |
|-------------------------------|---------------------------|-------------|
| SYMBOL                        | IMMEDIATELY               |             |
| BY                            |                           |             |
| A                             | Clear pad site.           | None        |
| B                             | Clear roadway.            | None        |
| C                             | Acquire gravel.           | None        |
| D                             | Prepare pad foundation.   | A           |
| E                             | Prepare subgrade/subbase. | B           |
| F                             | Lay gravel surface.       | C, E        |
| G                             | Prepare forms.            | None        |
| H                             | Place forms.              | D, G        |
| I                             | Mix and place concrete.   | C, H        |
| J                             | Cure concrete.            | I           |
| K                             | Remove forms.             | J           |

## Note

Only those items that immediately precede the activity in question should be marked.

For example, even though activity B precedes activity F, it does not immediately precede it; activity B immediately precedes activity E, which immediately precedes activity F.

## C.2.2 Logic Network Symbols

After determining the activity relationships needed to develop the logic diagram, the manager must decide which logic diagram format to use. The current standard for both military and civilian managers is the activity-on-the-node format, or precedence diagramming, rather than the activity-on-the-arrow format. The two logic symbols on the precedence diagram are the node and the precedence arrow. A node is simply a parallelogram that represents an activity, and each activity on the activities list is represented by a node on the logic diagram. The node contains all the necessary information for the activity in a standard shape and format. It represents a period of time equal to the activity duration. Each node includes the activity's number, duration, required resources, ES and LS times, and EF and LF times, as illustrated in figure C-2. Required resources information and activity duration times come from the CAS sheet completed during resource estimating. Refer to chapter 4 for further information on estimating and CAS sheets. Refer to paragraphs C.2.4
and C.4 for development of activity numbers and start/finish times. Start and finish nodes, known as milestones, have no duration and are normally represented by a circle or oval. Milestones can also be used at other points in the network to represent a checkpoint, a major accomplishment, or a deliverable result. The precedence arrow shows the order sequence and relationships between activities (e.g., what activities must precede and may follow another activity). The configuration of the diagram's nodes and arrows is the result of the Preceded Immediately By list (i.e., the answers to the five questions posed for each activity). The logic behind the diagram is that an activity cannot begin until completion of all activities that send arrows to it.

Early
Start
Activity
Number
Early
Finish
Duration
Late
Start
Late
Finish
Resources


## C.2.3 Logic Diagram Example

Using the example in paragraph C.2.1, figure C-3 illustrates a logic diagram to show the relationships among the project activities. First, all activities that begin at the start of the project (i.e., activities not reliant upon completion of any other activity before they begin) will come directly from the Start node (A, B, C, G). Since activity D cannot begin until activity A is complete (activity D is preceded immediately by activity A), an arrow connects activity A to activity D. Since activity H cannot begin until both activities D and G are complete (activity H is preceded immediately by D and G), activity H must connect to both activities D and G. Since neither activity F nor activity I may begin until activity C is complete, an arrow connects activity C to both activities F and I. If two activities run concurrently (F and I), then they both receive an arrow from a preceding activity yet have no arrows connecting their own nodes. Finally, all activities that do not have a succeeding activity will go directly to the Finish node (F and K). Actual diagrams often develop through trial and error. The manager forms a rough draft which satisfies some of the logic criteria and then modifies the diagram to meet the remaining criteria. The activities which have "None" under the Preceded Immediately By column stem directly from the Start node. Then the follow-on activities, which list the starting activities in the Preceded Immediately By column, connect by arrow to their starting activities. This same methodology continues until all activities are diagrammed. Finally, all the dangling activities connect to the Finish node. At this point, the manager checks and modifies the diagram to ensure the integrity of logic criteria.

## C.2.4 Activity Node Numbering

Once the manager constructs the logic diagram, each activity, or node, needs a number for identification on the diagram. Two rules exist for activity node numbering:


1. Every activity node number must be different.

2. The activity node number at the head of the logic arrow must be greater than the number at the tail.
Otherwise, any number may represent the activity node number. Numbering the activities reduces confusion on a diagram and is very useful during resource scheduling. The activity node numbers sit in the upper middle sector of the node (refer to figure C-2) and normally increase incrementally by 5 or 10. This allows room for additional activity nodes to be inserted later, if necessary. Once numbered, the activities may be referred to by either names or numbers. United States Army engineers frequently designate activity names by letters (refer to figures C-1 and C-3), but the node receives a number once placed in a logic diagram. Refer to paragraph 2.3.12.2 for further information about construction activity numbering.

## C.3 Activity Duration And Resources

The logic network is constructed without regard to how long an activity will last or whether or not all required resources are available. It simply displays the relationships between activities, provides project understanding, and improves communications. After drawing the network and inserting the activity numbers, the manager places activity duration and resource requirements data into the center and lower middle sectors (refer to figure C-2) of each activity node. The manager determines these times and resources using the estimating procedure discussed in chapter 4. This recommended standard procedure is flexible and lends itself to full documentation. The manager uses a code to refer to the necessary resources if an activity has too many resources to list easily in the space provided in the node. Alternatively, a list of resources for each activity, as shown in figure C-4, provides an option.

Figure C-4 illustrates an activities list that shows not only the Preceded Immediately By column, but also the new node numbers (replacing activity letters), the duration of each activity in days, and the estimated resources. Estimating is the lifeblood of the CPM time analysis. Estimating data, both activity duration and crew sizes, forms the basis for calculating early and late event times, as well as critical activities, tabulating activity times, and scheduling. Thus, output of CPM time analysis depends upon estimating input. If an estimate changes because of new information or experience, the estimator must use the new data to update the time analysis. A time analysis based on outdated estimates is useless.

## C.4 Activity Start And Finish Times

The next step in the CPM process is to calculate the earliest and latest times at which the activities can occur without violating the network logic or increasing the project's overall duration. This provides the manager with a timeframe for each activity. The activity must be completed within each timeframe to prevent the delay of other activities or the entire project. From this exercise, the manager easily identifies which tasks must be critically managed to ensure minimization of project duration. Naturally, an event cannot begin until completion of all events previous to it (arrows leading to it in the logic diagram). The event-time numbers shown in the corners of activity nodes represent the end of the time period. Thus, a start or finish of day 5 means the end of the fifth day (or the beginning of the sixth day).

| DURATION              | RESOURCES                 | ACTIVITY    |
|-----------------------|---------------------------|-------------|
| SYMBOL                |                           |             |
| CONSTRUCTION ACTIVITY |                           |             |
| NAME                  |                           |             |
| PRECEDED              |                           |             |
| IMMEDIATELY           |                           |             |
| BY                    |                           |             |
| 05                    | Clear pad site.           | None        |
| 10                    | Clear roadway.            | None        |
| 15                    | Acquire gravel.           | None        |
| 20                    | Prepare pad foundation.   | 05          |
| 25                    | Prepare subgrade/subbase. | 10          |
| 30                    | Lay gravel surface.       | 15, 25      |
| 35                    | Prepare forms.            | None        |
| 40                    | Place forms.              | 20, 35      |
| 45                    | Mix and place concrete.   | 15, 40      |
| 50                    | Cure concrete.            | 45          |
| 55                    | Remove forms.             | 50          |
|                       |                           |             |
| SL                    |                           |             |
| SQ                    |                           |             |
|                       |                           |             |
| Scoop loader          |                           |             |
| Squads                |                           |             |
| Legend                |                           |             |
| 5T                    |                           |             |
| D7                    |                           |             |
| SF                    |                           |             |
|                       |                           |             |
| 5-ton dump trucks     |                           |             |
| Dozers                |                           |             |
| Sheepsfoot roller     |                           |             |

The manager now fills in the information for all three center squares of the activity nodes (refer to figure C-2).

This includes the node numbers in increasing increments of 5 or 10; activity duration, defined in hours, days, or weeks; and resources needed.

## C.4.1 Early Start/Early Finish

The ES, in the upper left corner of the activity node, is the earliest time the activity events may logically start. Since the beginning activities (activities 5, 10, 15, and 35 in the above example) are at the start of the project, the earliest time these events could start is zero (the end of day zero or the beginning of day 1). By adding the duration of each activity (center of the node) to the ES, the manager computes the EF, positioned in the upper right corner of the activity node (refer to figure C-2). The EF is the earliest time the activity event may finish if the duration estimate is accurate. Computation of EF uses the following equation:

## Abstract

We consider the \
The manager follows the precedence arrows within the logic diagram (refer to figure C-3) to continue the computation. The next activity's ES, at the head of the arrow, is the same as the previous activity's EF, at the tail of the arrow. The node's bottom left and bottom right corners do not matter at this time. The largest EF of all activities at the arrows' tails determines an activity's ES when more than one arrow leads into its node, as illustrated in figure C-5. Logically, an activity cannot begin until completion of all preceding activities. The systematic process continues throughout the entire logic diagram, determining all ES and EF times. This computational movement through the logic diagram is the forward pass. At the finish node, the overall duration for the project will be the largest EF of all activity nodes leading into the finish node. Project duration of 14 days, as determined by the sequence of construction and the time duration on each activity, culminates in an EF at node
55 of 14 days, as illustrated in figure C-6. Refer to paragraph 3.6.3.1 for additional information on ES, EF, and forward pass. See figure 3-4 for an additional example of the forward pass. For example, node 30 has 2 arrows leading into it, from nodes 15 and 25. The larger of the 2 EF times of
node 15 (6) and node 25 (5) determines the ES time of node 30. In this case, day 6 is the appropriate ES for node 30
as illustrated in figure C-6.

## C.4.2 Late Finish/Late Start

The LF, positioned in the lower right corner of the activity node, is the latest time the activity events may finish without delaying the entire project if the duration estimate is accurate. Since the last activities (activities 30 and
55 in the above example) are both at the end of the 14-day project, the latest time that both these events could finish is the project duration's finish, or the end of day 14. The number 14, then, occupies the lower right corner of both nodes. The manager subtracts the duration of each activity from its LF time to compute the LS time, positioned in the lower left corner of the activity node. Computation for LS uses the following equation:

LF  DUR = LS.
The manager follows the precedence arrows backward within the logic diagram (right to left) to continue the computation. The previous activity's LF time, at the tail of the arrow, is the same as the next activity's LS time, at the head of the arrow. The ES and EF times within the nodes do not matter at this time. The smallest LS time of all activities at the arrows' heads determines an activity's LF time when more than one arrow tail leads away from its node, as illustrated in figure C-7. Logically, an activity must finish before all follow-on activities may begin.

The systematic process continues backward throughout the entire logic diagram (against the arrows), computing all LF and LS times. This computational movement through the logic diagram is the backward pass. At least one of the LS times of an activity coming from the start node must be zero. In the 14-day project, the LS of node 15 is day zero. Refer to paragraph 3.6.3.2 for additional information on LS, LF, and backward pass. See figure 3-4 for an additional example of the backward pass. For example, node 15 connects to nodes 30 and 45. The smaller of the two LS times of node 30 (12) and node 45 (6) determines the LF of node 15. In this case, day 6 is the appropriate LF for node 15, as illustrated in figure C-6.

## C.5 Critical Activities, The Critical Path, And Float

The logic network illustrates a critical activity through application of the following rules:


1. The ES time for a particular activity is the same as the LS time.

2. The EF time for a particular activity is the same as the LF time.

3. The ES or LS added to the duration of the activity results in the EF or LF.
In the above example, nodes 15, 45, 50, and 55 meet the listed criteria, thus making them critical activities. A critical activity, if delayed by any amount of time, will delay the entire project's completion by the same amount of time. Critical activities, when linked by arrows, form a path from the start node to the finish node, called a critical path. A logic arrow between two critical activities usually forms the critical path, but the path between two critical activities is critical only when the EF of a critical activity is equal to the ES of the following critical activity. If it is not, the critical path branches off to another critical activity before linking back up. The critical path may branch out or come back together at any point. A logic diagram will always have one or more critical paths. All critical paths must be continuous; any critical path that does not begin at the start node and end at the finish node indicates a logic mistake. Managers indicate critical paths on the logic diagram by methods such as double lines, bold lines, or highlighted color (refer to figure C-6). Any activity node not on the critical path will contain some float. Float is extra time available to complete an activity beyond the activity's actual duration, such as having 6 days available to do
4 days worth of work. It is the scheduling leeway. No activities on the critical path will have float. Total float is the entire amount of time that an activity may be delayed without delaying the project's estimated completion time. Computation for an activity's total float uses the following equation:

TF = LS  ES or TF = LF  EF.
Both equations will yield the same answer if the manager has properly computed the LS, ES, LF, and EF. Total float consists of the sum of interfering float (IF) and free float:

TF = IF + FF.
Interfering float is time available to delay an activity without delaying the entire project's estimated completion time, but delaying an activity into IF delays the start of one or more other noncritical activities later in the project. In the logic network, if more than one activity logically follows the activity in question, choose the smallest ES for the activities that follow the activity in question. An activity's IF is determined by the equation:

## IF = LF = (ES of following activity).

Free float is also time available to delay an activity without delaying the project's estimated completion time and without delaying the start of any other activity in the project. An activity's FF is determined by the equation:

FF = TF  IF.
As illustrated in figure C-6, activity 25 is not on the critical path, so it must have float. Total float is 7 days
(LS  ES or LF  EF). Interfering float is 6 days (LF of node 25  ES of node 30). Free float is 1 day (TF  IF).

## C.6 Early Start Schedule

The manager now has the information to construct an activity schedule, known as an ES schedule. This schedule, when coupled with a logic diagram, graphically shows all necessary planning information for the manager.

The first step is to list all activities in numerical order. For each activity, all immediately dependent activities, or those activities connected by an arrow, follow parenthetically. For example, activities 30 and 45 cannot begin until activity 15 is complete, so activity 15 appears in the schedule as 15 (30, 45). If an activity leads into the finish node, the manager either places an "F" in the parentheses after the activity number or lists the activity number with no parenthetical. The next step is to mark on the schedule the timeframe during which each activity may be performed without delaying the project or violating any of the diagram sequence relationships. For node 40 (refer to figure C-6), the ES shows that the earliest this activity can begin is the end of day 3 (or the beginning of day 4). Thus, the beginning of day 4 to the end of day 6 (as determined from the LF) is the available time span for completion of this activity. Because of the nature of the logic diagram, this activity cannot be scheduled earlier, since activity 20 must be completed first. It cannot be scheduled later, for that would delay the entire project. Placing "ES + 1" and
"LF" in brackets, as illustrated in figure C-8, serves as a reminder to schedule the right bracket at the beginning (morning) of the following day. With the brackets correctly placed, the next step is to make a trial schedule, scheduling each activity as soon as possible within the timeframe, or flush with the left bracket. To schedule a particular activity, the manager places the number of each type of resource inside each box along the activity line. The number sequence does not exceed the activity's duration and stops at the end of the EF time day. The remaining boxes within the brackets are left blank for now and will become either FF or IF. For example, activity 40 requires 2 squads for 1 day for maximum efficiency. To show this activity scheduled as soon as possible, the number 2 (number of squads) appears in the first box within the brackets (duration), as illustrated in figure C-9. Scheduling all the activities as soon as possible yields the ES schedule, as illustrated in figure C-10. For clarity, the schedule shows only the squads necessary for each activity and all activities scheduled to begin at their ES
times. An "X" in the bracketed activity denotes a day of IF. To figure these IF days, the manager uses the formulas given earlier to compute total, interfering, and free float. Once computed, each day of IF, beginning at the right bracket and working to the left, appears as an "X" in each box. For activities 25 and 35, IF is marked to a point, and the remaining blank boxes within the brackets are free float. Some activities have all FF (activity 40) and some have all IF (activity 10). All noncritical activities followed immediately by the finish node in the logic diagram will always have all FF (activity 30).

ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
40(45)


[

]


ES + 1


LF


ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
40(45)


[ 2

]


ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
5(20)
[1
X
X]


10(25)
[2
2
X
X
X
X
X
X
X]


15(30,45)
[1
1
1
1
1
1]


20(40)

[2
2
X
X]


25(30)


[1
1
1

X
X
X
X
X
X]


30


[1
1

 ]
35(40)
[1


X
X]


40(45)


[2

  ]


45(50)


[3]


50(55)


[1
1
1
1
1
1]

55


[1]


Total Squads
5
5
4
4
2
1
4
2
1
1
1
1
1
1

The numbers in parentheses after the activity numbers on the schedule ensure proper placement of the interfering float "Xs." If a dependent (follow-on) activity is scheduled to begin before the end bracket of the activity in question, then that activity will have IF from the first day of the dependent activity's start. For example, activity 35(40) begins on day 1, and the following activity, activity 40(45), begins on day 4. Therefore, days 4 and 5 of activity 35(40) will be IF because a delay of activity 35(40) past day 3 will delay activity 40(45). However, this will not yet delay the entire duration of the project because activity 40(45) can be delayed into FF for 2 days before it bumps into the right bracket and becomes critical. Hypothetically, a delay of activity 40(45)
into IF also subsequently delays some or all of its follow-on activities throughout the schedule. In cases where an activity requires multiple types of resources, such as activity 15, managers may choose to enter each resource on a separate row. For example, figure C-11 shows a 5-ton truck, a scoop loader, and a squad listed on descending rows. This is a multiple-resource schedule. In the summation of resources by time period across the bottom of the ES schedule, each type of resource has a separate sum. The multiple-resource schedule indicates where summed resources exceed available amounts for a given day and where activities must be delayed (into float whenever possible) to spread the resources across the project. Refer to appendix D for the systematic procedure to constrain resources and for a sample problem.

ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
05(20)
[1 D7
X
X]


[1 SQ
X
X]


10(25)
[2 D7
2 D7
X
X
X
X
X
X
X]


[2 SQ
2 SQ
X
X
X
X
X
X
X]


15(30,45)
[2 5T
2 5T
2 5T
2 5T
2 5T
2 5T]


[1 SL
1 SL
1 SL
1 SL
1 SL
1 SL]


[1 SQ
1 SQ
1 SQ
1 SQ
1 SQ
1 SQ]


20(40)
[2 SQ
2 SQ
X
X]


25(30)

[2 D7
2 D7
2 D7
X
X
X
X
X
X
X]


[1 SF
1 SF
1 SF
X
X
X
X
X
X
X]


[1 SQ
1 SQ
1 SQ
X
X
X
X
X
X
X]


30


[1 D7
1 D7
X
X
X
X
X
X]


[2 5T
2 5T
X
X
X
X
X
X]


[1 SL
1 SL
X
X
X
X
X
X]


[1 SQ
1 SQ
X
X
X
X
X
X]
35(40)
[1 SQ


X
X]


40(45)


[2 SQ

]


45(50)


3 SQ


50(55)


[1 SQ
1 SQ
1 SQ
1 SQ
1 SQ
1 SQ]

55


1 SQ


Total Resources


D7
3
2
2
2
2
0
1
1
0
0
0
0
0
0
5T
2
2
2
2
2
2
2
2
0
0
0
0
0
0
SL
1
1
1
1
1
1
1
1
0
0
0
0
0
0
SF
0
0
1
1
1
0
0
0
0
0
0
0
0
0
SQ
5
5
4
4
2
1
4
2
1
1
1
1
1
1

## C.7 Reduction Of The Project

If the CPM indicates that the project's duration exceeds the HHQ's completion date, the manager should examine the logic diagram's critical path to find activity durations which could be shortened. This is expediting, compressing, or crashing the project. However, to shorten the project duration, managers must focus on critical activities on the critical path. Shortening a noncritical activity will not shorten the project duration. However, an increase in resource allocation to activities which fall on the critical path may reduce the duration of the project by committing additional equipment and personnel or using the same equipment and personnel for longer hours. Usually, a moderately extended workday is the most economical and productive solution. Managers may also choose to work double shifts or weekends. However, expediting activities may have consequences that can lead to safety concerns and loss of efficiency while working nights, weekends, or extended periods of continuous operations. Close attention should be given to the maintenance of equipment, due to the extended periods of use.

## C.7.1 Materials

Committing additional materials may also reduce a project's duration. For example, using additional forms in constructing concrete slabs is faster than reusing forms, or a construction agency might expedite material deliveries by providing its own transportation. After a critical-path activity is reduced by one time unit, the manager must check the logic diagram to determine whether or not additional paths have become critical such as those activities that previously had only 1 day of float.

## C.7.2 Cost

If the estimates used in the CPM network reflect the most efficient methods of construction, crashing the project to finish before the determined duration will always cost money. In order to reduce project duration, the estimator must first identify how much each activity can be reduced in time and how much this reduction will cost. Then, the manager chooses the successive reductions in the critical path(s) duration that expedite the project at the least additional cost.

## C.7.3 Redefined Logic

The project manager should review all the activities on the critical path for a preferred logic relationship that is not absolutely necessary. Logic can be redefined in two ways:


1. Move activities within the logic diagram for two sequential activities that could actually be done
concurrently. For example, if it will take another hour before the small emplacement excavator shows up to dig a fighting position, Soldiers with hand tools can actually start early, and let the excavator finish upon its arrival.

2. Introduce a lag factor for an activity that does not have to be entirely completed before a following activity
can be started. For example, although a road must be compacted before it can be paved, all 10 kilometers
of the road need not be compacted before the paving can begin on the areas already compacted. With a 25-percent lag factor, paving begins upon completion of 25 percent of the compacting.
Computation for node ES after the lag factor on the forward pass follows:
(DUR of activity  percent lag) + ES = ES of following activity.

Computation for node LF before the lag factor on the backward pass follows:
[DUR of previous activity  (l-percent lag)] + LS = LF of previous activity.

Figure C-12 illustrates how the addition of a 25-percent lag factor reduces the duration from 2415 time periods.

## Appendix D Alternate Scheduling Resourceconstraining Procedures D.1 Introduction

Construction project scheduling is intended to facilitate the alignment of resources, such as equipment, materials, and labor, with work activities over time. This synchronization of physical assets and workforce assets with project milestones also ensures the timely procurement of required building materials, optimizing the logistical chain. When daily equipment and personnel requirements exceed what is available, a manager must resourceconstrain the project to affect project duration as little as possible. Often, a manager is able to reallocate resources to avoid delaying the overall project duration; however, such reallocation may result in a larger number of critical activities and less available float within the ES schedule. To resource-constrain a project, a manager completes the following three tasks:


1. Resource-constrain the ES schedule.

2. Update the logic network.

3. Update the ES schedule.

## D.2 Resource-Constrain The Early Start Schedule D.2.1 Step 1Find The Resource Requirement Excess

The manager begins by finding the first time period where resource requirements exceed the resources allocated. Early start schedule resource manipulation must be chronological, working from left to right.

## D.2.2 Step 2Choose An Activity To Delay

Next, the manager solves the problem of too many scheduled resources on a given day by delaying an activity from being done and consuming resources on that day. The following five priorities help determine which activity to delay:


1. The first priority is an activity that starts on the time period in which resources exceed availability. The
delay of an activity already started and ongoing leaves that job undone, necessitates pulling out the resources, and requires planning to finish it later. The choice of an activity scheduled to start saves start-up and shutdown time, as well as unnecessary transportation requirements and extra on-site material delivery coordination and security. If more than one activity has a scheduled start on the time period resources exceed availability, then the next priority offers more guidance.

2. The second priority is an activity that, when delayed, provides sufficient resources to solve the constraint
problem. For example, if 15 trucks are scheduled for a particular day, but only 12 trucks are available for use, delaying an activity that uses 2 trucks does not solve the problem. The delay leaves 13 trucks scheduled, but the manager must constrain the schedule down to the 12 trucks (or fewer) available.

 Delaying an activity using 5 trucks on that day brings the scheduled total down to 10 trucks, which solves
the problem on that day. If no single activity provides sufficient resources to lower the amount to or below what is available, a combination of delayed activities often meets the constraint requirement. If, however, more than one activity provides sufficient resources to solve the problem, then the next priority offers more
guidance.

3. The third priority is the activity with the most TF. This prevents the manager from selecting critical or
nearly critical activities to delay, unless absolutely necessary. If more than one activity has the most TF (e.g., three activities each have 6 days total float), then the next priority offers more guidance.

4. The fourth priority is the activity with the most FF. Activities with more FF are less likely to impact
follow-on activities in the schedule. If more than one activity has the most FF (e.g., two activities each
have 4 days FF of the 6 days total float), then the next priority offers more guidance.

5. The fifth priority is the activity with the shortest activity duration. Shorter activity duration estimates are
less likely to be incorrect and to extend the project's overall duration.

## D.2.3 Step 3Follow The Delay

The manager delays the chosen activity one time period and follows the delay through the schedule. If the delay moves into IF or past its right bracket (LF), the manager follows the results of the delay throughout the schedule.

An activity delayed into IF will delay another activity, but will not delay the project duration.

The numbers of the follow-on activities, shown in parentheses behind the number of the delayed activity, identify all activities that logically follow the delayed activity. Follow-on activities cannot begin until the delayed, dependent activity is complete. For example, activity 25 (40, 55) indicates that activities 40 and 55 logically follow activity 25 and they may or may not be affected by the delay of activity 25. The manager checks each of these follow-on activities to see if its ES time precedes the new EF time of the recently delayed activity. If so, the manager delays the follow-on activity's ES until the first time period after the EF of the delayed preceding activity. The check then moves to activities 40 and 55 and their follow-on activities. This pattern continues with all conflicting follow-on activities delayed into FF.

## D.2.4 Step 4Sum The Resources

After following the delay through the schedule, the manager determines the new total resource requirement for each time period.

## D.2.5 Step 5Proceed To The Next Time Period

The process moves to the next time period where required resources exceed the available resources and repeats Steps 2 thru 4 above until the entire schedule has been adjusted to meet the resource limitations.

## D.2.6 Step 6Identify The Cause Of The Delay

An "R" to the right of an LF bracket (see figure D-1) indicates an activity delayed for resources at any time. An "L" to the right of an LF bracket indicates an activity delayed because of logic only (e.g., it logically follows a previously delayed activity). If an activity is delayed for both resources and logic (e.g., an activity logically delayed because of a resource-delayed activity and then further delayed because of resources), an "R" to the right of the LF bracket indicates that the resource delay takes precedence. Refer to paragraph D.5, Sample Problem, for additional examples on resource constraints due to logic (L) and resources (R).

## D.2.7 Step 7Draw The Resource Flow Arrows

A resource flow arrow extends from the end of the activity providing the resources to the beginning of the resource-delayed activity and indicates the flow of resources. Each resource-delayed activity follows an activity that uses the same resource and has an EF time that is one time period before the resource-delayed activity begins.

This activity, when coupled with mothballed resources, will often provide sufficient resources to start the work in the next time period. Mothballed resources are resources not put to work in the previous time period (e.g., 2 trucks are mothballed the day that 12 trucks are available, and only 10 trucks are scheduled for work). When two or more activities using the same resource are scheduled to finish (EF) during the preceding time period, the manager chooses the one which, when coupled with mothballed resources from the previous time period, avoids resource overkill. If no one activity provides sufficient resources, even when coupled with mothballed resources, the manager draws resource flow arrows from two or more ending activities to the start of the resource-delayed activity. Figure D-1 illustrates a project resource-constrained down to 18 carpenters. Activity 15(50) is resource-delayed and will begin on day 5. Day 4 shows that both activities 5(60, 65) and 10(70) end at day 4 and use the same resource as activity 15(50), but only activity 10(70) provides sufficient resources for activity 15(50) to begin. Therefore, activity 10(70) must be completed before activity 15(50) begins. A resource flow arrow issues from the scheduled end (EF) of activity 10(70) to the new beginning (ES) of activity 15(50). An activity may require assets from two or more activities, or one activity may provide assets for two or more activities. Figure D-2 illustrates a project resource-constrained down to 14 SLs. Activities 25(35) and 30(55) are both necessary when coupled with 2 of the 3 unscheduled, mothballed resources not used in day 7 to provide sufficient resources for activity 40.

ACTIVITY
NUMBER
1
2
3
4
5
6
7
8
9
10
11
12
13
14
05(60,65)
[2 C
2 C
2 C
2 C]


10(70)
[4 C
4 C
4 C
4 C
X
X
X]


15(50)


[
3 C
3 C

]
R


20(65)


[6 C
6 C
6 C]


| DAY       | ACTIVITY    |
|-----------|-------------|
| NUMBER    |             |
| 1         | 2           |
| 25(35)    |             |
| 30(55)    |             |
| 35(50,55) |             |
| 40        |             |
|           |             |

## D.3 Update The Logic Network D.3.1 Step 8Draw The Resource Dummy Arrow

The manager adds a resource dummy arrow to the logic network for every resource flow arrow on the ES schedule. The resource dummy arrow proceeds from the activity that provides the resources to the activity that receives the resources. In figure D-3, activity 20 provides resources for activity 30. It is not necessary to maintain the activity numbering rules (lower to higher) when adding resource dummy arrows.

## D.3.2 Step 9Conduct A New Time Analysis

The added resource dummy arrow functions as a logic arrow and requires new forward and backward passes. The resource dummy arrow will change some of the early and late starts and finishes of the nodes in the network and it may cause a change or addition to the critical path(s).

## D.4 Update The Early Start Schedule D.4.1 Step 10List Activities

This sequence of steps results in new follow-on activity numbers (in parentheses) for activities that provide resources.

## D.4.2 Step 11Mark Timeframes

The manager now checks the ES and LF times for all activities in the network and marks any changes in the left and right brackets accordingly.

## D.4.3 Step 12Identify Float

Each activity with new ES and LF times needs a recalculation of its IF and an update of the IF ("Xs") on the ES schedule.


This step-by-step procedure provides a solution to the problem of insufficient numbers of resources. When this technique results in unacceptable project delays, the manager uses variations to select activities for delay.


1. The first variation delays an activity that has already started by splitting the activity. This option requires
making two activities out of one, redefining the logic network, and adding the new activity to the ES schedule.

2. The second variation delays an activity scheduled to begin before the time period in question. Although the
delay procedure is the same as that defined in paragraph D.2, the activity delay is greater than one time
period and, therefore, requires plenty of float. This variation often provides the better solution to the
resource problem.

3. The third variation delays several activities rather than one critical or nearly critical activity. This is
effective if a combination of activities provides sufficient resources to meet the constraint and each has
plenty of float. This variation is a deviation from the second priority of Step 2 in the resource-constraining process.
A manager must fully understand the basic techniques of resource constraining to use these techniques. For any project with insufficient resources, the manager ultimately decides which activities to delay. An understanding of the intricate interaction between each activity enables the manager to make informed decisions and successfully complete the project.

## D.5 Sample Problem

Paragraphs D.5.1 thru D.5.3 discuss an example of the three-part process to resource-constrain a project. The manager develops the logic diagram and ES schedule shown in figures D-4 and D-5. During initial planning, the number of available squads (14) is the only critical resource, but later tasking requires the provision of 3 squads to support post cleanup during the same time period. This reduces the number of available squads (11) for the project. The manager must resource-constrain the project to 11 squads by completing the following tasks:


1. Resource-constrain the ES schedule.

2. Update the logic network.

3. Update the ES schedule to determine if the reduced number of squads will affect the project duration.

## D.5.1 Resource Constraining ExamplePart 1

After constraining the ES schedule, the manager finds two resource delays (R) and one logic delay (L), as shown in figure D-6. Activity 15 cannot start until the resource from activity 20 becomes available. When delayed, activity 15 moves into IF. This causes a logic delay of 3 days for activities 35 and 40 (activity 45 is unaffected).

When day 6 is constrained, activity 40 is resource-delayed 1 additional day. Although activity 40 is initially logicdelayed, it is now resource-delayed. The resource needed for activity 40 must come from activity 30.

## D.5.2 Resource Constraining ExamplePart 2

The two resource flow arrows, incorporated into the logic network by dashed arrows and a superimposed "R" as shown in figure D-7, establish two new paths in the network and change the time analysis. Whereas the old critical path consists of nodes 25 and 55, an additional critical path consists of nodes 20, 15, 35, and 55.

DAY
ACTIVITY
NUMBER
1
2
3
4
5
6
7
8
9
10
11
12
13
14
10(30)
[2
SQ


X]


15(35,40,45)
[4
SQ
4
SQ
X
X
X]


20(30)
[6
SQ
6
SQ
6
SQ
X]


25(55)
[2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ]


30(45,50)


[5
SQ
5
SQ
5
SQ
X]


35(55)


[2
SQ
2
SQ
2
SQ


]


40


[3
SQ
3
SQ
3
SQ
3
SQ


]

45(55)


[2
SQ
]


50


[1
SQ
1
SQ


]

55


[6
SQ
6
SQ
6
SQ
6
SQ
6
SQ]


14
12
13
12
12
10
5
3
6
6
6
6
6


ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
10(30)
[2
SQ


]


15(35,40,45)
[


4
SQ
4
SQ]
R


20(30)
[6
SQ
6
SQ
6
SQ
X]


25(55)
[2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ]


30(45,50)


[5
SQ
5
SQ
5
SQ
X]


35(55)


[


2
SQ
2
SQ
2
SQ]
L


40


[


3
SQ
3
SQ
3
SQ
3
SQ


]
R
45(55)


[2
SQ
]


50


[1
SQ
1
SQ


]

55


[6
SQ
6
SQ
6
SQ
6
SQ
6
SQ]


SQ
14
12
13
12
12
10
5
3
6
6
6
6
6


10
8
8
11
11
9
10
8
9
9



## D.5.3 Resource Constraining ExamplePart 3

A new ES schedule must incorporate the changes made in the logic network. After updating the activity numbers
(Step 10), timeframes (Step 11), and float calculations (Step 12), the manager prepares an ES schedule as shown in figure D-8. Activities 20 and 30 change follow-on activities. Timeframes (ES and/or LF) change for activities 15, 20, 35, and
40. Interfering float calculations, however, do not change for the activities with float (activities 10, 30, 40, 45, and 55). This project now has constrained resources. Three additional activities (15, 20, and 35) are critical. None of the changes results in an activity delayed beyond its LF (right bracket). Therefore, the project duration does not change.

ACTIVITY
NUMBER
DAY
1
2
3
4
5
6
7
8
9
10
11
12
13
14
10(30)
[2
SQ


X]


15(35,40,45)


[4
SQ
4
SQ]
R


20(30)
[6
SQ
6
SQ
6
SQ]


25(55)
[2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ
2
SQ]


30(45,50)


[5
SQ
5
SQ
5
SQ
X]


35(55)


[2
SQ
2
SQ
2
SQ]
L


40


[3
SQ
3
SQ
3
SQ
3
SQ


]
R
45(55)


[2
SQ
]


50


[1
SQ
1
SQ


]

55


[6
SQ
6
SQ
6
SQ
6
SQ
6
SQ]


SQ
14
12
13
12
12
10
5
3
6
6
6
6
6


10
8
8
11
11
9
10
8
9
9

## Appendix E Project Confirmation Brief E.1 Introduction

The project supervisor and assigned crew leaders present a confirmation brief to the unit commanding officer's representative and/or HHQ's representative. For the confirmation brief, project supervisors modify the standard five-paragraph order (situation, mission, execution, administration and logistics, and command and signal) format to fit specific guidance or situations. Refer to paragraph 5.3.5 for further information on project confirmation briefs.

## E.2 Sample Project Confirmation Brief


1. Situation:

a. Identify managers' names, team members, and organization.

b. Provide an overview of the supported operation and the basis for tasking.

2. Mission:

a. State the title, project scope, project name, customer, and location.

b. Identify the project confirmation brief's order of presentation:

 "Good afternoon, Sir/Ma'am. I'm BU1 Seabee, and I am the project supervisor. With me are two of my
crew leaders, SW2 Torch and UT2 Pipe.

 "I am here to brief you about project GM10811, Construct Entrance Guard House.

 "This project is budgeted for $425,000. It is scheduled to begin in August 2011 and be complete by
December 2011. It is located at the main entrance to the magazine area on Guam.

 "It will consist of a self-enclosed concrete masonry unit facility with power and water about 300 square
feet in size. It will be built on a slab, have metal windows and doors, and have a cast-in-place concrete
roof.

 "I will start with an overview of the plans, talk to you about your crew makeup, walk you through the
major parts of our Level II, talk to you about specific requirements and issues of the project (including those things that worry me), and then conclude with a summary of our plan of attack."


3. Execution:

a. Plans. The attendees use the key drawing copies in front of them for orientation to the project
supervisor's presentation.

b. Crew. Identify the number, rate makeup, and experience of the permanently assigned crew. Also, clarify
the surge plan for periods of increased activity. Will other companies subcontract on a request-by-request basis? Will they permanently assign personnel to the job, or will they arrange a combination of the two?

c. Level II Gantt Chart/Precedence Network. Use these tools for a chronological walk-through. Do not talk
to every activity and duration, but point out the high-interest and high-concern areas. Use the actual planning to address concerns in greater detail. Do not wing it or bluff. Does the MA list pass the sanity check?

4. Administration and Logistics:

a. Construction Activity Summary Sheets. A well-prepared CAS sheet allows someone with basic
construction experience to come on the job and start working. The actual activity must be explained in enough depth and basic construction language to allow this to happen. Specifically troubleshoot the
following common mistakes:

(1) Do the variable planning factors actually vary?

(2) Are the QC items measurable and easily understood?

(3) Does the safety section include references and necessary specific equipment?

b. Quality Control Plan. The QC plan should be more than just a cut-and-paste of all the CAS Sheet
quality checks. Has the unit's QC SME reviewed it? Did managers develop it with the QC SME?

c. Safety Plan. Has it been through the safety department? Has operational risk management been applied
to every high-risk activity? Is the necessary equipment available? Has the contracting office approved it?

d. Materials. Have LL time/unique items been identified? Are they tracked by the crew using MLO as a
partner? What system is in place to inspect items as they arrive (to allow time for returns/reorders) rather than as needed?

e. Equipment. What does the project need? Are CESE and tools available at the project site? If available,
are they up and running? Do other crews need them that day? What are alternate plans B, C, and D?

f. Training. Have managers identified any necessary additional crew training?

g. Customer Issues. Are there specific issues with this project (historical, cultural, environmental,
high-visibility, flag interest)?

5. Command and Signal. At a minimum, discuss reporting requirements.
The evaluators' reaction to the project confirmation brief should be a positive acknowledgement of the manager's preparedness and project ownership. To receive this response, the project supervisor/crew leaders must know the project, display ownership for its success, and appear confident rather than defensive or argumentative. If evaluators ask a hard question or hammer a point, it is almost always because they have firsthand knowledge of a problem area and are trying to prevent a mistake.

## Appendix F Labor Accounting System F.1 Introduction

This appendix provides labor categories used by the NCF as promulgated by COMFIRSTNCDINST 5312.1A, Procedures for Naval Construction Force (NCF) Timekeeping. This system may be adopted by all military service engineers unless they are directed to another system by the supported HHQ or their unit SOP. Refer to paragraph
7.3 for further information on labor reporting and timekeeping. The three categories used by the NCF are:


1. Direct labor

2. Indirect labor

3. Readiness and training.

## F.2 Direct Labor

Direct labor includes all labor expended directly on assigned construction tasks, either in the field or in the shop, which contributes directly to completing the project. All tasked projects are normally assigned a project number.

Labor expended on a specific project will be reported under that project's number. Included under direct labor, besides construction, are the following tasks:


1. Project and site surveying

2. Shop work that contributes directly to the completion of the project (e.g., prefabrication of components)

3. Camp maintenance when accomplished as part of the unit's direct labor tasking such as emergency service
authorization requests, standing job orders, and specific job orders (e.g., work requests)

4. Mineral products operations for either a tasked project or as a specific tasked project

5. Construction equipment operation when assigned to a tasked project.

## F.3 Indirect Labor

Indirect labor includes all labor required to support construction, but does not usually produce an end product itself. Therefore, this time is not reported under a project number, but under an indirect labor code as follows:


1. Code XO1Equipment, Repair, and Records. Work in this code includes:

a. Maintenance or repair of TOA, supplemental, or augment construction equipment or tools

b. All common and automotive spare parts functions

c. Recordkeeping supporting maintenance or repair of equipment and tools.


2. Code XO2Project and Camp Maintenance Support. Work in this code includes:

a. Planning, estimating, and MTOs

b. Operation of the trouble desk

c. Project planning and scheduling.

3. Code XO3Project Management. Work in this code includes labor expended by field and shop personnel
supervising project and shop work. This category also includes typical project coordination and
management functions such as the following:

a. Labor expended arranging for equipment and tools

b. Labor expended scheduling utility outages

c. Coordinating with other crews and planning company work

d. Inspections, meetings, and turnover functions.

4. Code XO4Location Moving. Work in this code includes:

a. Mobilization/demobilization of equipment, tools, and field offices to and from project sites

b. Motor pool operations

c. Taxi drivers and road master.

5. Code XO5Project Travel. This category includes all travel time to and from project sites.

6. Code XO6Material Support. This category involves time expended by line company personnel. Work in
this code includes:

a. Receipt, storage, inventory, issue, and delivery of materials

b. All material records and bookkeeping

c. Ordering and following up on ordered material.

7. Code XO7Tools. Work in this code includes:

a. All tool maintenance and repair

b. Inventory control

c. Ordering replacement parts and rental equipment.

8. Code XO8Administration and Personnel. Involves time expended by line company personnel in areas
such as general administration and personnel; legal; drug and alcohol program advisor; career counselor;
counseling with chaplain; driver's license examiner; education services; public affairs office; post office;
medical and dental; special services; leave and liberty; personal affairs; supply and disbursing; security;
temporary additional duty personnel not covered under productive labor; court witness; armed forces
police; military sports competition; and timekeeping.

9. Code XO9Lost Time. Work in this code includes lost time due to:

a. Inclement weather

b. Awaiting transportation

c. Shortage of tools or material

d. Unauthorized absence and confinement.
 10. Code XO10Other. Work in this code includes all indirect labor expended in areas not specifically
addressed elsewhere in this category.

## F.4 Readiness And Training

Readiness and training are comprised of functions related to preparation for and execution of military exercises, disaster preparedness, mobility, and technical training. Training includes attendance at service schools; factory and industrial training courses; fleet-type training; special Seabee training courses; safety training; military training; and any organized training conducted within the unit.



INTENTIONALLY BLANK


## References General


 29 CFR 1910, Occupational Safety and Health Standards

 29 CFR 1926, Safety and Health Regulations for Construction

 Federal Acquisition Regulation

 UFC 130009N, Design Procedures

 Unified Facilities Guide Specifications

## Joint Publications


 DD Form 1354, Transfer and Acceptance of DOD Real Property

 DD Form 1391, Military Construction Project Data

 DODI 6055.1, Department of Defense Safety and Occupational Health (SOH) Program

 JP 1-02, Department of Defense Dictionary of Military and Associated Terms

## Multiservice Publications


 FM 102/MCRP 512A, Operational Terms and Graphics

 FM 334.5/MCRP 411B, Environmental Considerations

 FM 5412/MCRP 317.7F, Project Management

 NTRP 404.2.3/TM 334.41/AFPAM 321000/MCRP 317.7M, Construction Estimating

## Navy Publications


 COMFIRSTNCDINST 4355.1, Construction Quality Program

 COMFIRSTNCDINST 5312.1A, Procedures for Naval Construction (NCF) Timekeeping

 NTRP 102, Navy Supplement to the DOD Dictionary of Military and Associated Terms

 NTRP 404.2.1, Doctrinal Reference for the Naval Construction Force

 NTRP 404.2.7, Construction Quality Control for Seabees [Draft under development]

 NWP 411, Environmental Protection

 OPNAVINST 11010.20G, Facilities Project Instruction

 Seabee Construction Management Software User Guide

## Other Service Publications Air Force


 AFDD 12, Air Force Glossary

 AFDD 2, Operations and Organization

 AFI 321021, Planning and Programming Military Construction (MILCON) Projects

 AFI 91301, Air Force Occupation and Environmental Safety, Fire Protection, and Health (AFOSH)
Program

 RED HORSE Project Management Manual, A Comprehensive Guide for Project OICs and Project
NCOICs

 United States Air Force Project Managers' Guide for Design and Construction

## Army


 AR 4201, Army Facilities Management

 EM 38511, Safety and Health Requirements Manual

 Engineer Regulation 118016, Construction Quality Management

 FM 334, Engineer Operations

## Marine Corps


 MCRP 512C, Marine Corps Supplement to the DOD Dictionary of Military and Associated Terms

 MCRP 512D, Organization of Marine Corps Forces

## Web Sites

Construction Specifications Institute, MasterFormatTM 2010, Update Numbers and Titles, http://www.csinet.org/Home-Page-Category/Formats/MasterFormat.aspx https://www.portal.navy.mil/necc/1ncd/N3
United States Army Corps of Engineers Web portal: http://www.hnd.usace.army.mil/missions.aspx Whole Building Design Guide: http://www.wbdg.org/ccb/ccb.php

## Recommended Reading

Engineer Pamphlet 4151261, Quality Assurance Representative Guide [useful checklists for planning
and execution]
Vol 1, General Information and Sitework. Vol 2, Pile Driving, Dams, Levees and Related Items Vol 3, Architectural and Structural Features in Building Construction Vol 4, Special Construction, Conveying Systems, Mechanical, and Electrical Features of Building Construction Vol 5, Ground Water Extraction, Ground Water Treatment, Landfills, Soils Vapor Extraction, Slurry
Walls and Solidification/Stabilization

## Intentionally Blank Glossary

activity (ACT). 1. A unit, organization, or installation performing a function or mission. 2. A function, mission,
action, or collection of actions. (JP 1-02. Source: JP 3-0)
allocation. Distribution of limited forces and resources for employment among competing requirements.
(JP 1-02. Source: JP 5-0)
base. 1. A locality from which operations are projected or supported. 2. An area or locality containing
installations which provide logistic or other support. 3. Home airfield or home carrier. (JP 1-02. Source: JP 4-0)
billet. 1. Shelter for troops. 2. To quarter troops 3. A personnel position or assignment that may be filled by one
person. (NTRP 1-02. Source: N/A)
civil engineering. Those combat support and combat service support activities that identify, design, construct,
lease, or provide facilities, and that operate, maintain, and perform war damage repair and other engineering
functions in support of military operations. (NTRP 1-02. Source: N/A)
commander's intent. A clear and concise expression of the purpose of the operation and the desired military
end state that supports mission command provides focus to the staff, and helps subordinate and supporting
commanders act to achieve the commander's desired results without further orders, even when the operation
does not unfold as planned. (JP 1-02. Source: JP 3-0)
construction. 1. Any planned physical change to the existing physical environment for a positive purpose.
New construction, alterations, repairs, demolition, removal, replacement of component parts, excavation, dredging, and painting are all forms of construction. 2. The erection, installation, or assembly of a new facility;
the addition, expansion, extension, alteration, conversion, or replacement of an existing facility; or the
relocation of a facility from one installation to another. Construction includes equipment installed in and made a part of such facilities, and related site preparation, excavation, filling, and landscaping, or other land
improvements. (NTRP 1-02. Source: N/A)
continental United States (CONUS). United States territory, including the adjacent territorial waters,
located within North America between Canada and Mexico. (JP 1-02)
contingency. A situation requiring military operations in response to natural disasters, terrorists, subversives,
or as otherwise directed by appropriate authority to protect US interests. (JP 1-02. Source: JP 5-0)
contingency operation. A military operation that is either designated by the Secretary of Defense as a
contingency operation or becomes a contingency operation as a matter of law (Title 10, United States Code, Section 101[a][13]). It is a military operation that: a. is designated by the Secretary of Defense as an operation in which members of the Armed Forces are or may become involved in military actions, operations, or
hostilities against an enemy of the United States or against an opposing force; or b. is created by definition of
law. Under Title 10, United States Code, Section 101 (a)(13)(B), a contingency operation exists if a military operation results in the (1) call-up to (or retention on) active duty of members of the uniformed Services under certain enumerated statutes (Title 10, United States Code, Sections 688, 12301[a], 12302, 12304, 12305,
12406, or 331-335); and (2) the call-up to (or retention on) active duty of members of the uniformed Services under other (non-enumerated) statutes during war or national emergency declared by the President or Congress. (JP 1-02. Source: JP 1)
contracting officer. The Service member or Department of Defense civilian with the legal authority to enter
into, administer, modify, and/or terminate contracts. (JP 1-02. Source: JP 4-10)
date-time group (DTG). The date and time, expressed as six digits followed by the time zone suffix at which
the message was prepared for transmission. (first pair of digits denotes the date, second pair the hours, third
pair the minutes, followed by a three-letter month abbreviation and two-digit year abbreviation.)
(JP 1-02. Source: JP 5-0)
deployment. The relocation of forces and materiel to desired operational areas. Deployment encompasses all
activities from origin or home station through destination, specifically including intra-continental United States, intertheater, and intratheater movement legs, staging, and holding areas. (JP 1-02. Source: JP 4-0)
environmental considerations. The spectrum of environmental media, resources, or programs that may
impact affect the planning and execution of military operations. (JP 1-02. Source: JP 3-34)
exercise. A military maneuver or simulated wartime operation involving planning, preparation, and execution
that is carried out for the purpose of training and evaluation. (JP 1-02. Source: JP 3-34)
facility. A real property entity consisting of one or more of the following: a building, a structure, a utility
system, pavement, and underlying land. (JP 1-02. Source: 3-34)
fragmentary order (FRAGORD). An abbreviated form of an operation order issued as needed after an
operation order to change or modify that order or to execute a branch or sequel to that order. (JP 1-02. Source: JP 5-0)
general engineering (GE). Those engineering capabilities and activities, other than combat engineering, that
modify, maintain, or protect the physical environment. (JP 1-02. Source: JP 3-34)
hazardous material (HAZMAT). Any material that because of its quantity, concentration, or physical or
chemical characteristics may pose a substantial hazard to human health or to the environment when released. (NTRP 1-02. Source: N/A)
hazardous waste (HW). 1. A solid waste or combination of solid wastes that because of its quantity,
concentration, or physical, chemical, or infectious characteristics may (a) cause or significantly contribute to an
increase in mortality or an increase in irreversible or incapacitating reversible illness or (b) pose a substantial present or potential hazard to human health or to the environment when improperly treated, stored, transported, disposed of, or otherwise managed. The term solid waste includes liquid, semisolid, or contained gaseous
material. 2. Any waste that requires special precaution in its storage, collection, transportation, treatment, or
disposal to prevent damage to persons or property, including explosive, flammable, volatile, radioactive, toxic, and pathological wastes. (NTRP 1-02. Source: N/A.)
joint force. A general term applied to a force composed of significant elements, assigned or attached, of two or
more Military Departments operating under a single joint force commander. (JP 1-02. Source: JP 3-0)
liaison. That contact or intercommunication maintained between elements of military forces or other agencies to
ensure mutual understanding and unity of purpose and action. (JP 1-02. Source: JP 3-08)
local purchase. The function of acquiring a decentralized item of supply from sources outside the Department
of Defense. (JP 1-02)
logistics. Planning and executing the movement and support of forces. It includes those aspects of military
operations that deal with: a. design and development, acquisition, storage, movement, distribution, maintenance, evacuation, and disposition of materiel; b. movement, evacuation, and hospitalization of
personnel; c. acquisition or construction, maintenance, operation, and disposition of facilities; and d. acquisition or furnishing of services. (JP 1-02. Source: JP 4-0)


materiel. All items (including ships, tanks, self-propelled weapons, aircraft, etc., and related spares, repair parts,
and support equipment, but excluding real property, installations, and utilities) necessary to equip, operate, maintain, and support military activities without distinction as to its application for administrative or combat purposes. (JP 1-02. Source: JP 4-0)
military construction (MILCON). Any construction, alteration, development, conversion, or extension of any
kind carried out with respect to a military installation. (JP 1-02. Source: JP 3-34)
mission. 1. The task, together with the purpose, that clearly indicates the action to be taken and the reason
therefore. 2. In common usage, especially when applied to lower military units, a duty assigned to an individual
or unit; a task. (JP 1-02. Source: JP 3-0)
mobilization (MOB). 1. The act of assembling and organizing national resources to support national objectives
in time of war or other emergencies. 2. The process by which the Armed Forces or part of them are brought to a state of readiness for war or other national emergency. This includes activating all or part of the Reserve Component as well as assembling and organizing personnel, supplies, and materiel. Mobilization of the Armed Forces includes but is not limited to the following categories: a. **selective mobilization**Expansion of the active Armed Forces resulting from action by Congress and/or the President to mobilize Reserve Component
units, Individual Ready Reservists, and the resources needed for their support to meet the requirements of a
domestic emergency that is not the result of an enemy attack. b. **partial mobilization**Expansion of the active Armed Forces resulting from action by Congress (up to full mobilization) or by the President (not more than 1,000,000 for not more than 24 consecutive months) to mobilize Ready Reserve Component units, individual reservists, and the resources needed for their support to meet the requirements of a war or other national emergency involving an external threat to the national security. c. **full mobilization**Expansion of the active Armed Forces resulting from action by Congress and the President to mobilize all Reserve Component units and individuals in the existing approved force structure, as well as all retired military personnel, and the resources needed for their support to meet the requirements of a war or other national emergency involving an external threat to the national security. Reserve personnel can be placed on active duty for the duration of the
emergency plus six months. d. **total mobilization**Expansion of the active Armed Forces resulting from action by Congress and the President to organize and/or generate additional units or personnel beyond the
existing force structure, and the resources needed for their support, to meet the total requirements of a war or
other national emergency involving an external threat to the national security. (JP 1-02. Source: JP 4-05)
naval construction force (NCF). The combined construction units of the Navy that are part of the operating
forces and represent the Navy's capability for advanced base construction. (JP 1-02. Source: JP 3-34)
naval mobile construction battalion (NMCB). An established naval construction unit, trained and
equipped for general construction of an advanced base, including buildings, airfields, roads, waterfront structures, utilities, and fuel installations. It is an integral unit in personnel, housing, subsistence,
administration, and equipment and is infantry equipped for defensive warfare. (NTRP 1-02. Source: N/A)
operation. 1. A series of tactical actions with a common purpose or unifying theme. (JP 1-02. Source: JP 1)
2. A military action or the carrying out of a strategic, operational, tactical, service, training, or administrative military mission. (JP 1-02. Source: JP 3-0)
operation and maintenance (O&M). Maintenance and repair of real property, operation of utilities, and
provision of other services such as refuse collection and disposal, entomology, snow removal, and ice alleviation. (JP 1-02. Source: JP 3-34)
operation order (OPORD). A directive issued by a commander to subordinate commanders for the purpose of
effecting the coordinated execution of an operation. (JP 1-02. Source: JP 5-0)
operational environment (OE). A composite of the conditions, circumstances, and influences that affect the
employment of capabilities and bear on the decisions of the commander. (JP 1-02. Source: JP 3-0)
personal protective equipment (PPE). The equipment provided to shield or isolate a person from the
chemical, physical, and thermal hazards that can be encountered at a hazardous materials incident. Personal protective equipment includes both personal protective clothing and respiratory protection. (JP 1-02. Source: JP 3-11)
personnel. Those individuals required in either a military or civilian capacity to accomplish the assigned
mission. (JP 1-02. Source: N/A)
petroleum, oils, and lubricants (POL). A broad term that includes all petroleum and associated products
used by the Armed Forces. (JP 1-02. Source: JP 4-01.6)
potable. Water that is free from disease-producing organisms, poisonous substances, and chemical or biological
agents and radioactive contaminants that make it unfit for human consumption and many other uses. (NTRP 1-02. Source: N/A)
quality assurance (QA). A planned and systematic pattern of all actions necessary to provide confidence that
adequate technical requirements are established, that products and services conform to those requirements, and that satisfactory performance is achieved. (NTRP 1-02. Source: N/A)
Rapid Engineer Deployable Heavy Operational Repair Squadron Engineer (RED HORSE). Air
Force units wartime-structured to provide a heavy engineer capability that are mobile, rapidly deployable, and largely self-sufficient for limited periods of time. (JP 1-02. Source: JP 3-34)
real property. Lands, buildings, structures, utilities systems, improvements, and appurtenances, thereto that
includes equipment attached to and made part of buildings and structures, but not movable equipment. (JP 1-02. Source: JP 3-34)
redeployment. The transfer of forces and materiel to support another joint force commander's operational
requirements, or to return personnel, equipment, and materiel to the home and/or demobilization stations for reintegration and/or out-processing. (JP 1-02. Source: JP 3-35)
request for information (RFI). 1. Any specific time-sensitive ad hoc requirement for intelligence information
or products to support an ongoing crisis or operation not necessarily related to standing requirements or
scheduled intelligence production. A request for information can be initiated to respond to operational
requirements and will be validated in accordance with the combatant command's procedures. 2. The National
Security Agency/Central Security Service uses this term to state ad hoc signals intelligence requirements.
(JP 1-02. Source: JP 2-0)
resource management (RM). A financial management function that provides advice and guidance to the
commander to develop command resource requirements. (JP 1-02. Source: JP 1-06)
resources. The forces, materiel, and other assets or capabilities apportioned or allocated to the commander of a
unified or specified command. (JP 1-02)
risk management (RM). The process of identifying, assessing, and controlling risks arising from operational
factors and making decisions that balance risk cost with mission benefits. (JP 1-02. Source: JP 3-0)
standard operating procedure (SOP). A set of instructions covering those features of operations which
lend themselves to a definite or standardized procedure without loss of effectiveness. The procedure is applicable unless ordered otherwise. (JP 1-02. Source: N/A)
supported unit. As related to contracted support, a supported unit is the organization that is the recipient, but
not necessarily the requester of, contractor-provided support. (JP 1-02. Source: JP 4-10)
survivability. All aspects of protecting personnel, weapons, and supplies while simultaneously deceiving the
enemy. (JP 1-02. Source: JP 3-34)
synchronization. 1. The arrangement of military actions in time, space, and purpose to produce maximum
relative combat power at a decisive place and time. 2. In the intelligence context, application of intelligence
sources and methods in concert with the operation plan to ensure intelligence requirements are answered in
time to influence the decisions they support. (JP 1-02. Source: JP 2-0)
table of allowance (TOA). An equipment allowance document that prescribes basic allowances of
organizational equipment, and provides the control to develop, revise, or change equipment authorization inventory data. (JP 1-02. Source: JP 4-09)
unit of issue. In its special storage meaning, refers to the quantity of an item; as each number, dozen, gallon,
pair, pound, ream, set, yard. Usually termed unit of issue to distinguish from "unit price." (JP 1-02. Source: N/A)
United States (US). Includes the land area, internal waters, territorial sea, and airspace of the United States,
including the following: a. US territories, possessions, and commonwealths; and b. Other areas over which the US Government has complete jurisdiction and control or has exclusive authority or defense responsibility.
(JP 1-02. Source: N/A)
warning order (WARNORD). 1. A preliminary notice of an order or action that is to follow. 2. A planning
directive that initiates the development and evaluation of military courses of action by a supported commander and requests that the supported commander submit a commander's estimate 3. A planning directive that describes the situation, allocates forces and resources, establishes command relationships, provides other initial planning guidance, and initiates subordinate unit mission planning. (JP 1-02. Source: JP 5-0)

## Intentionally Blank List Of Acronyms And Abbreviations

1NCD
First Naval Construction Division
5T

5-ton truck
AF
availability factor; Air Force form
AFDD
Air Force doctrine document
AFI
Air Force instruction
AFOSH
Air Force Occupation and Environmental Safety, Fire Protection, and


Health
AFPAM
Air Force pamphlet
BCE
base civil engineer
BOM
bill of materials
BOS
base operations support
BU1
builder first class (USN rating)
BUC
chief builder (USN rating)
BUCN
builder, constructionman (USN rating)
CA
construction activity
CAS
construction activity summary
CE
construction electrician
CEC
civil engineer corps
CESE
civil engineering support equipment
CFR
Code of Federal Regulations
CO
commanding officer
COMFIRSTNCDINST
Commander, First Naval Construction Division instruction
CONUS
continental United States
COTR
contracting officer's technical representative
CPM
critical-path method
CS
crew size
D7
dozers
DA
Department of the Army form
DCD
design change directive
DD
Department of Defense (form)
DL
direct labor
DOD
Department of Defense
DODI
Department of Defense instruction
DUR
duration
EA
each
ECD
estimated completion date
EM
engineer manual
EO3
equipment operator third class (USN rating)
EOS
estimated on-site
EF
early finish
ES
early start
FAR
field adjustment request
FF
free float
FM
field manual (USA)
FRAGORD
fragmentary order
ft

foot
HHQ
higher headquarters
HM
hazardous material
HVAC
heating, ventilation, and air conditioning
HW
hazardous waste
ID

identification
IF

interfering float
in

inch
L

logic delay
LCDR
lieutenant commander
LF
late finish
LL
long lead items
LS
late start
MC
man-day capability
MCRP
Marine Corps reference publication
MD
man-day
ME
man-day equivalent
MILCON
military construction
MLO
material liaison office
MSDS
material safety data sheet
MTO
material takeoff
N3
Navy staff operations directorate
NCF
naval construction force
NCOIC
noncommissioned officer in charge
NCR
naval construction regiment
NMCB
naval mobile construction battalion
No.
number
NTRP
Navy tactical reference publication
OIC
officer in charge
OPNAVINST
Chief of Naval Operations instruction
OPORD
operation order
ORM
operational risk management
OSHA
Occupational Safety and Health Administration
PPE
personal protective equipment
PW
public works
QA
quality assurance
QC
quality control
QTY
quantity
R

resource delay
R3
operations
RAC
risk assessment code
RDD
required delivery date
Rebar
reinforcing bar
RED HORSE
Rapid Engineer Deployable Heavy Operational Repair Squadron


Engineers
RFI
request for information
ROICC
resident officer in charge of construction
ROS
required on-site
SITREP
situation report
SF
sheepsfoot
SL
scoop loader
SME
subject matter expert
SOP
standard operating procedure
SQ
squad
T/O
table of organization
TOA
table of allowance
TCMS
Theater Construction Management System
TM
technical manual
TOA
table of allowance
UFC
Unified Facilities Criteria
UFGS
Unified Facilities Guide Specifications
UNS
Universal Need Statement
U.S.
United States
USA
United States Army
USAF
United States Air Force
USMC
United States Marine Corps
USN
United States Navy
UT2
utilitiesman second class (Navy rating)
WARNORD
warning order
WD
workday
WIP
work-in-place


INTENTIONALLY BLANK


| Effective Pages              |
|------------------------------|
| 1 thru 24                    |
| 1-1 thru 1-10                |
| 2-1 thru 2-28                |
| 3-1 thru 3-30                |
| 4-1 thru 4-18                |
| 5-1 thru 5-20                |
| 6-1 thru 6-38                |
| 7-1 thru 7-18                |
| 8-1 thru 8-6                 |
| 9-1 thru 9-22                |
| 10-1 thru 10-10              |
| 11-1 thru 11-10              |
| A-1 thru A-4                 |
| B-1, B-2                     |
| C-1 thru C-14                |
| D-1 thru D-8                 |
| E-1, E-2                     |
| F-1 thru F-4                 |
| Reference-1 thru Reference-4 |
| Glossary-1 thru Glossary-6   |
| LOAA-1 thru LOAA-6           |
| LEP-1, LEP-2                 |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |
| DEC 2012                     |

INTENTIONALLY BLANK

## Ntrp 4-04.2.5/ Tm 3-34.42/ Afpam 32-1020/ Mcrp 3-17.7F