Source document: https://docs-lawep.s3.us-east-2.amazonaws.com/1697744106037.pdf (Guyana)
1 BRITISH GUIANA.

Pale 1.

5 5.

5.

(,, b.

6.

6.

7, 7.

8.

10.

11.

110 11.

12.

13.

13.

13.

140 15.

19.

- - 19.

20.

MAO 20* DEVELOPMENT PROGRAMME 6 -.

1 2 6 0 = = PROGRESS REPORT for the Quarter ended 310.

December, 1959.

******* CONTENTS.

GENERAL REVIEW I. AGRICUTATURE Staff Training Stations - Central Agricultural Station Hosororo Experiment Station Ebini Livestock Station St. Ignatius Livestock Station Soil Surveys Crops Fisheries II.

CIVIL.
CIVIL.

AVIAT-JON I.

 DRAINAGE AND IRRIGATION IV.

EDUCATION V. FINANCE VI.

FORESTS VII.

GEOLOGICAL SURVEYS VIII.

HEALTH IX.

HOUSING ... 000 000 000 400 ... ... 000 000 ... 000 ... 000 000 ... 000 • • • 000 000 040 000 000 X. LANDS AND MINES XI.

LAND DEVELOPMNT XII.

POST OFFICE XIII.

PUBLIC WORKS XTV.

TRANSPORT AND HARBOURS XV.

MISCELLANEOUS XVI.

RURAL S 0 HELP XVII.


SOCIAL WELFARE XVIII.

LOCAL GOVERNMENT XIX.

RURAL ELECTRIFICATION XX.

AMERINDIAN DEVELOPMENT OP.

• • • 000 000 000 ... ... 000 ... ... ... ... 000 000 000 • • • ... 000 • • • • • • ... 000 APPENDIX FINANCIAL STATEMENT Compiled in the Finance Secretariat, Public Buildings, Georgetown.

 G 7 L RE/IE.

A.
G 7 L RE/IE.

A.

FINANCIAL Expenditure on Development Projects for the final quarter ended 31st December, 1959 of the 1956 - 1960 Programme (revised to 1956 - 1959) amounted to $6.2 mn.

which together with the expenditure of September, 1959 brought expenditure fo- the year to 09.4 mn.

The total expenditure on the Programme was $78.1 mn.

mn.

from the 1st January to the 30th Details of expenCiture for the year arc given in the Appendix tn this Progreso Report.
Drainage and Irrigation (0.2 mn.

), Public Works (1`p3.4 mn.

), Post Office Telecommunications (y)2.1 mn.

), Transport and Harbours ($1.8 mn.

), Housing (61.0 mn.

), Geological rveys (v0.5 mn.

), Agriculture ($0.4 mn.

), Land Development (x.0.4 mn.

), Education ($0.3 mn.

), Miscellaneous ($0.3 mn.)

and Health (u0.3 mn. )

accounted for ;p18.7 mn.

of the total expenditure of ;19.4 mn.

for the year 1959.
for the year 1959.

The table below shows the quarterly rate of expenditure in 1 959, with corresponding figures for 1957 and 1958. quarter January - March April - June July - September October - December • • • • • • • • • • • • • • • • 19,:- --.

 M. 2.7 2.7 4.5 4.3 6.8 1.1walamo 18.3 .2.a 7 9M11.

 3.1 5.2 5.1 *6.5 195a mn.

2.4 5.2 5.6 6.2 -,-19.9 19.4- Expenditure in 1956 was ;;:20.5mn.

B.
B.

WORK PROGRESS Agriculture; The main expenditure during the quarter went on Soirgurve:..2 (`y39,( --5), Central i'gricultural Station (y23,439), St. Ignatius Livestock Station (w22,047), Cocoa Trials (414,610) and Ebini Livestock Station ($10,789), Work at the Hosororo Experiment Station continued.

By the end of the quarter 48,796 good quality coconut seedlings were available for distribution to farmers in the three counties.
The main works of the fish staUon at Onverwect were completed and 10 ponds were in operation for the cultivation of fish and shrimp.

At Hosororo 15 acres of Valencia orange, 4 acres of I.C.S.

clones and the pineapple cultivation were fertilised during the quarter.

At Ebini, experiments in comparing liveweight changes and reproductive performances of cows under different systems of management continued.
Steers from the first grazing trial on Pangoln grass were slaughtered during November and their meat was considered good quality, At St. Ignatius 30 calves were born during the quarter.

24 cull cows were slaughtered.

5 animals died from various causes and at the end of the year the herd numbered 519.

* Adjusted.
* Adjusted.

 /The -2- 753 The detailed soil survey of the Cane Grove Land Settlement Scheme was completed and a report was being prepared.

That of the Tapacuma Irrigation Scheme area was started.

Civil Aviation: A preliminary survey of the Kaiteur area for an airs-T75 was carried out.

Some of the equipment destroyed by the fire at Atkinson Field in August have been replaced.
Drainaze and_Irrization: In the Black Bush Polder area good progress was made on excavation works at Mibikuri, Joanna and Yakusari and work on the distributaries continued.

'he number of labourers employed by the contractors and sub-contractors totalled 1,300.

At the end of the quarter, all distributaries of the Boerasirie Extension Project were completed, except Ldat at Ruby/Boerssirie.

Good progress wag made on the digging of drains.


In the minor Drainage and Irrigation Programme, some 3,750 .ods were, dug in the Den Amstel area and the clearing of dams and trenches was in progress.

99% of the work at Poudcroyen has been completed.

Intakes were constructed at Lima, Richmond, Bush Lot, Reliance and LtUnion.

The digging of the facade drain from Devonshire Castle to Welton Hall and wor?-- on the Columbia and Affiance panels were completed.
In Berbice the Gibraltar Sea Sluice was 905, completed.

At the end of the year the surveys of the Mahaicony/Abary/ Berbice area was 90% completede nn• • .1nCr- TducaLdon: During the quarter construction work began on six ,uhoo.t.s and plans were being dreoin up for four more.

Furniture was supplied to eight new schools and also some existing ones.

New sanitation was provided for seven schools in Demerara, two in Berbice and two in Essequibo.
At the end of the year grants totalling V38,387.50 were paid to aided secondary schools, the greater portion being used to improve facilities for teaching science.

The construction of the Handicraft and Domestic Science Departments will commence early in 1960 when the steel frames for the buildings which were ordered through the Crown Agents are received.

Finance: Loans made and repayments received by the Credit Corpo- tat-fon during the quarter totalled c?512,918 and 096,623 respec- tively.
Disbursements on loan totalled 07,686 and at the end of the quarter a 11,676 was recovered.

`orests° Silviculturel work was completed at Moraballi and the nurse ry nursery was c-epared for next yearts seed lints.

An aggregate of 1,540 man days was worked.

Geological Surveys: During the quarter all ten survey parties returned to Georgetown.

The prospectings for bauxite on the Pakaraima plateau gave promising results and on these will be based a programme of drilling to be carried out in 1960.
The block of flats for officers, quarters in New Market Street was occupied.

Work on the new laboratory proceeded.

F!.2ty-two analyses and identifica'Aons, twenty-one heavy mineral separations, three hundred and eighty-seven thin sections and one hundred and seventy-seven analyses etc.

for private firms and members of the public were carried out during the quarter.
The fifth Inter-Guiana Conference, held in the Colony during the quarter, was attended by delegates from Surinam, French Guiana, /Venezuela Venezuela, Brazil, Jamaica, the Windward Islands in addition to those of British Guiana and interested persons from the metro- politan countries.

This conference was acknowledged by all to be a success.

Health: At the end of the year the Cottage Hospitals at Leonora, nguan and Mahaicony were 50%, 45% and 4021 completed respectively.
Good progress was made on the construction of the health centres and two mortuaries were completed during the quarter.

Housing: The revised programme of 3,218 houses was completed during the quarter with the handing over of 11 houses at Reliance.

Eighty-two families were provided with rental accommodation while forty-seven received hire-purchase houses.

Revenue collected from rents, hire puL,hase, payments and sales of land totalled 092,166.
Lands and Nines° Owing to bad weather conditions only 7,100 square miles were covered by aerial photographs for the 1959 programme.

Iand_DeveleEment: On the Essequibo estates, one new trench was dug at Reliance "E"; the trench at Lima vas deepened and widened over a distance of 1,200 rods and further 1,000 rods were cleared to facilitate widening of the trench.

99.5 rods of drain were dug in the Cotton Field Housing Area and an additional 200 acres of land cleared at Vergcnoegen.
The metalling of streets continued.

At Garden of Eden the whole northern, and half the southern section, wee-,1 cle'red and the centre drainage trench was being -Aug at Mara.

Thirty-one families were allocated 15-sore farm- ,eeado for the cultivation of cocoa, limes and other permanent crops.

The outlet boxes at North Mara and South Vrybcrg were enlarged and lowered to an invert of 45 G.D. ?est Office: In Georgetown 98% of the cable for the new telephone s7stem~was laid and 80% jointed.
The automatic exchange buildings at Cove and John and Mahaica were completed while only flooring and painting remained for the one at Mon Repos.

Internal wiring of new subscribers' premises was 80% completed and re-wiring of existing premises 70%.

Public Worle-3: On ';he East Bank, Demerara 5,000 feet of surfacing were comTT7Ted at Coverden and cutting, to get a better vertical curve and improved alignment, was car,.ied out at the steep 9 Mile Hill.
Seven miles of survey were carried out of the Parika-Bartica Road end the re-alignment was completed of the Potaro-Lethem road between 10 and 30 Miles, and L;tween 90 and 1D0 Miles.

At the end of the year, an average of over 60% of the works in the Sea and River Defences Programme was completed of which nine projects were 100% completed.

During the quarter the rew laboratory Building at the Technical Institute and the sub-Registry vault at New Amsterdam were completed.
At the end of the year, five Public Buildings and eleven houses for 'ablic Officers were completed.

Good progress was made on all works under the Rural Water Supply scheme.

The drilling of wells continued and approximately eight miles of new pipe: line were laid.

Transport and Harbours: Work on the re-engining of the m. v. Barima continued.

'The new vessel "Makeuria" was brought into service on /30th .41.

WO 755 30th November, 1959 on the Georgetown/Vreed-en-Hoop ferry.
The alterations to the temporary sites selected for the Ferry Terminals at Georgetown and Vrecd-en-Hoop were completed.

Extension of the terminal at Vrecd-en-Hoop progressed satisfactorily.

Overhaul work on the Mahaica, Mahaicony and Greenfield bridges was completed.

Social Welfare: During the quarter a full programme including both Tndoor and outdoor activities, boxing and other forms of physical education was carried out at the Albouystown Y.M.C.A.
Educational and vocational classes were held regularly.

The fencing of the club's building was completed during the quarter.

I,-cal Government: The Regulations to be made under the Valuation u;dinance were drafted and submitted to thu Attorney General.

rnerindian Development: The rest shelters at Lethem, Kopinang, 1?aTpa and Kamarang and the Trade Store at Aishalton were completed during the quarter.

The Wapisiana fencing scheme was also com- pleted.


Classes in carpentry were held at Acquero, in domestic science and tailoring at Wakapau and in dress-making in the Rupununi.

Adult Educational classes were held in the Rupununi.

---000- 1.

STAtilo TRAINING: I.

AGRICULTURE mmos••n•••n•n•n wrom.•n••n1......1 4t the end of the quarter there were sixteen students at the Eastern Caribbean Farm Institute, eight on the 1958/60 course and eight on the 1959/61 course.

2.

STATIONS: 2.
2.

STATIONS: 2.

Central Ac'ricultur''l Station - The roads at the Stock Farm and in therCompound which had been damaged by heavy machinery travelling on them in the wet weather were repaired.

A survey to provide the necessary data for the running of under- ground electric wires in the Stationls compound was completed and arrangements were made for the extension of electricity to the Stock Farmg Approximately one mile of fencing was completed to protect a number of crops from praedial larceny.
Two Ferguson D 65 tractors, on overhead Irrigation system and a market garden tractor ordered earlier in the year were received.

These were of considerable help in the prepara- tion of land and for the growing of crops to provide seed for distribution to farmers.

3.

Hosororo_ExLeriment Station - Citrus: Ten acres of Valencia oranges were fertilised.

The growth.f most plants was good but acoushi ants did consid- erable damage.
Five acres planted in 1958 were also fertilised and weedkiller sprayed throughout the arca with the Motoblo.

2.4D.

was used at 30 gallons per acre; broad-leafed weeds were killed but regrowth occurred because of the continued rainfall.

The pineapple cultivation was also fertilised.

Cocoa: The four and a half acres of cocoa clones planted in Ju7y were fertilised and the whole field used as a fertiliser trial.

200 clones of Imperial College Selection No.


95 were planted and 12 acres of forest cleared for planting.

Robusta were planted on the hill.

Coffee: Half an acre of Liberico and half an acre of down to the swamp continued.

Road: Clearing of the roads to the cocoa field and Grass: Five acres of worn out pegasse were planted with Locuntu grass and by the end of December cattle were grazing on it.

This area was fenced to pre-lent the cattle frolp breaking don the dams and drains.
Paull/I,: The deep litter demonstration unit produced 1,837 eggs from the beginning of the quarter until November when all the birds were sold.

The Rhode island, Red and White Leghorn hens were trap nested.

Livestock: The calves born on the station were all retained as herd replacements.

One large black boar was received from the Central Agricultural Station.

This increased the herd to six.

All the pigs grew well.


Buildings: A calf pen, cocoa hardening shed 241 x 601 and a sprayEn771 x 301 were constructed.

Farrowing rails and creep feeds were fitted in the pig unit and the pig paddock fenced.

/4 -6- 7 4 4.

Livestock_Station Ebini - Exariments in Planted Pastures: The experiment studying liveweight changes and reproductive performances of cows oon- tinued.

Steers from the first grazing trial on Pangola grass were slaughtered during November.
The quality of the meat was considered good.

The second trial is proceeding satisfactorily.

During October an experiment with in-calf animals - mainly heifers - was begun.

The treatments provided a comparison between animals provided with no supplement, with high phosphorus mineral supplement and with various combinations of copper, cobalt, zinc and molybdenum.

Trichomonas foetus was identified in washing from all the bulls on the Station.
This organism was probably responsible for the abortions during the year.

There were fewer abortions during the quarter.

5.

Livest-)ck Station St. Iznatius - A cattle dipping tank was constructed to erect ten 50-acre paddocks for the use of the Agronomist.

One hundred acres of savannah were cleared of bush for grass planting and will be fenced.

th7Uentral corral.
th7Uentral corral.

Provision was made Cattle: During the quarter 30 calves wore born including 16 bulls.= shipment of 2)1 cull cows was made, the average live- weight being 635 lbs.

with a deadweight of 305 lbs.

and the dressing percentage 48%.

Seventeen of these animals were sold at the minimum price - 242fi per lb.

- and the remainder at 262 per lb.

5 animals died from various causes,.

At the end of the year the herd totalled 519.


A small single sire unit consisting of 12 cows and 1 bull was established for the Veterinary Officer to use as a control i.e.

no experimental treatments or mineral feed or worming will be given to these animals.

Regular weighing of all cattle was begun.

This was in addition to the regular weighing of calves.
The restriction imposed in August because of the out- break of foot and mouth disease in the neighbouring Brazilian territory was lifted at year-end andcattle were allowed to re-enter the "buffer zone" along the Brazilian border.

3.

SOIL SURVEYS: A detailed soil survey of the Tapakuma Irrigation scheme area on the Essequibo Coast was started during the quarter.

This survey is being conducted on a quarter mile grid.
Although heavy rainfall during the quarter hampered the work, progress was sat- isfactory.

Due to dense secondary growth in certain areas, much line cutting was necessary.

Laboratory analyses of soil samples taken during the soil survey of the Cane Grove Land Settlement Scheme were com- pleted and a report was acing prepared.

4.

CROPS: 8.

 Cocoa Trials - Pruning and general maintenance work was carried out and wee73ing was intensified on account heavy rains during November and December.
work was started on a new drying floor 2)1 1 x 16?

and a spray bed at the Hosororo Station.

262 acres of new lands were cleared at Hosororo Station and planting on it awaited suitable weather.

With the onset of the wet season plants suffering from suspected salt of the .

/toxicity ...I,.

toxicity, showed signs of improvement.

Plants which died during the prolonged dry season were replaced.

In order to stimulate interest in cacao cultivation a Field Day was held at the Atkinson Nursery.
A large number of farmers attended and all showed keen interest.

10.

Coconut Development - During the quarter recordings of *ld and other information continued to be taken at Plan- tations Cane Grove and Chapman Grove in order to keep pheck of the genetic stocks of nuts used for germination in/the nur- series and the final distribution of seedlings to farmers.
The allocation of seedlings to the various districts were as follows:- Esscauibo West Dem- East Dem- Berbice Miscellancoui Total erara erara 7,800 250 13,000 27,200 546 48)796 On account of the strike of Government employees, transportation of seedlings was held up for about three weeks.

They were all taken by the farmers.


This programme was definitely an incentive to farmers to plant new land with coconuts and at the same time to rehabilitate old plantations.

• FISHERIES: 11.

OnverwLgt - The main works of the Station were com- pleted and 10 ponds were in operation for the cultivation of fish and shrimp.

Additional equipment was still needed and minor works to be built included a check sluice.
During October to December, the average height of the water in the ponds was 54.5 G.D. or about 14 inches above the central ground level of the ponds and 41 feet in the ditches of the ponds.

The salinity varied from 12 to 20 parts per thousand, but reduced towards year end due to heavy rains.

Large numbers of fry of croakers, mullets and tarpon were collected and there was an abundance of larval shrimp.

Routine records were begun of the water conditions and fish types available.
Fingerlings were marked, measured and weighed to assess the rapidity of growth in the ponds.

The dams were planted with coconut seedlings on the slope and mangrove or courida bush near the water's edge to counteract erosion.

The excavation of the main drainage canal draining the water from the backlands threatened to disrupt the opera- tions of the Java Complex of ponds.

In other ponds, after a full year of normal operations, a prope*Tield figure of pro- duction per acre per annum will be obtained.

II.
II.

CIVIL AVIATION The preliminary survey of the Kaiteur area was carried out by the Lands and Mine., Department.

Slow progress was made on the airstrip at Kamarang.

Some of the equipment, mainly windsock poles and fittings destroyed by fire (Atkinson Terminal Building), were replaced during the quarter.

-8- 1.

BLACK BUSH POLDER: III.

DRAINAGE AND IRRIGATION Prozrees of work - Minor modifications wore made to the lifting mechanisms on the Main Sluices.
Excavation work on the Main Drain was completed at Joanna and Yakusari and on collector drains at Mibikuri.

Excavation of proprietors' drains was almost completed at Joanna and good progress made on the works at Mibikuri and Yakusari.

Excavation of distributaries was completed at Joanna and Mibikuri and in progress at Yakusari.

At Mibikuri excavation of the watercourses was almost completed and on those at Yakusari continued.

Main Canal - Trimming and shaping continued.


PumpinE,2tation - All the main works were completed.

Roads - Bad weather conditions resulting in a shortage of burnt-earth slowed up the work.

Brides - All piling were completed.

Contractors' Labour - _At the end of the quarter 1,300 Guianese were employed by Messrs. Pauling and Company and their sub contractors as compared with 1,200 at the end of the proceeding quarter.

2.
2.

BOERASIRIE EXTENSION PROJECT: Headworks Earthworks - During the quarter a new Clamshell Lorain was put into use inside the conservancy for the purpose of main- taining the conservancy dams.

With this machine, the obstruc- tion at the Boerasirie Creek mouth was removed.

All earthworks were completed except for topping up in several sections.

Structures - All structures were completed and in full working order.
Distributaries Earthworks - At the end of the quarter all distribu- taries were completed except the Ruby/Boerasirie of which 3,800 feet were completed.

Structures - During the quarter work on the Wales Aqueduct, tne Greenheart intake box to supply Plantation Ruby and the heavy duty bridges across the Maripa/Bonasika distribu- tary were completed.

Drains Earthworks - During the quarter the "A" line Main Drain was completed and the collector drain overhauled.
At the end of the quarter 1,000 feet of the Georgia sideline and 2,100 feet of the Hubu/Blake facade were completed.

Structures - The heavy duty bridge across the Strik-en-heuvel facade drain was completed during the quarter.

/Greenheart -9- Greenhear•t boxes wore placed across the booms of facade drains in the East Bank Essequibo arca and across the "A" line Dam to allow drainage from the collector drain to the Main Drain.

General Routine maintenance work was carried out during the quarter.
Naamryck compound was fenced and a stores building removed from Warimia for r•e-erection there.

The work on moving the office and a bungalow from Warimia to Naamryck was 30% completed.

During November flooding occurred in the East Bank Essequibo area.

This was due to high spring tides and lack of river defences.

All intakes drew water regularly throughout the quarter.

Rainfall for the quarter• totalled 25.86 inches.


The highest conservancy level for the quarter was 61.33, the lowest 60.23 and at the end of the quarter the level was 61.12.

At the end of the quarter employees inclusive of supervisory staff totalled 172 of whom 139 were employed by the Department and the remainder by the Contractors.

3.
3.

MINOR DRAINAGE AND IRRIGATION WORKS: Berbice - At the end of the quarter the construction of the Gibraltar Sea Sluice was 902 completed and work on the side canal started.

At Lancaster-Manchester about 40% of excavation work was completed and work on the reconditioning of trenches in progress.

Work teas started on the drainage trenches at Fyrish.

In the Block III Cattle Pasture area all the main works were completed except for some cleaning.
At Rosehall grading and remetalling of the roadway continued.

East Demerara - During the quarter a pit was excavated at Park Sluice, sheet^and junction piles driven in, 3" blindings cast below the foundation of the sluice, breach repaired and an 18" thick concrete cast at the foundation of the sluice.

In the Mahaicony/Abary area, the Hyde Park/Abary facade from McDoom to 3rd Point and the Hyde Park/Mahaicony facade from McDoom to Hyde Park Sluice were completed.
Work was in progress on the reconditioning of the Burma Drain from the Public Road to the R.C.

sluice and the building of a new greenheart bridge at Cape Clear.

In the Buxton/Friendship area slips were made and trees cleared from trenches.

West Demerara - The cleaning of dams and trenches in the Den #amste7 area continued.

line digging of the Fellowship Middle Walk from the last cross dam to the Conservancy, approximately 600 rods, was completed.
Digging was also com- pleted of the West Side Line (1,100 rods), Wester•n Fellowship Side line (250 rods) and the borrow trench and the building of the eastern dam of the Middle walk began from a point approximately 66C rods north of the Conservancy Dam.

The building of the western dam and the East Side Line dam approxi- mately 375 and 950 rods by 2 rods from the railway line south- wards was carried out.

Work was in pr•ogr•ess on the upstream wings of the Den Amstel R.C.

intake sluice.
intake sluice.

The intake at Klien and 99% of the work at North Pouderoyen were completed.

Ess2guibo - During the quarter Armco Intakes were constructed at Lima, Richmond, Bush Lot, and Reliance, a greenheart intake at L'Union and a 6 1 R.C.

Weir at Golden Fleece.

The Anna Regina Waterpath, upstream of Red Loch and the Lima Control canal were satisfactorily widened and deepened while 5% of the Lima north side line was improved.

Several /new -10- 7 C new drains were maintained.
The facade drain from Devonshire Castle to Welton Hall was completed.

A four-strand barbed wire fence was erected along the McNabb/Sparta lamaha, embracing the watercourse up to the Sand Reef.

Work on the Columbia and Affiance panels were completed.

Li..

SURVEYS FOR DRAINAG_L AND IRRIGATION PROJECTS: At the end of the quarter, the surveys for the Mahaicony/Abary/Berbice area were 90 completed.

5.
5.

HYDROGRAPHIC AND HYDROLOGICAL_ SURVEYS: Four stage guages and four rainfall recorders were operated in the Canje River and three of each in the Mahaica, Mahaicony and Abary Rivers.

IV.

EDUCATION Primerz_School_Buildini7s - During the quarter con- struction work was in progress at the following schools:- Good Hope Government, East Bank Essequibo; Resource and Common Government, Canal No.
2, West Bank Demerara; Craig Government, East Bank Demerara; Fort Ordnance Government, Sheet Anchor Berbice; St. Patrick's Anglican, Canje Berbice and Fyrish Congregational, Corentyne.

Plans for the construction of Orealla Anglican and Lodge Government Schools were far advanced, and were also drawn up for the extension of Queenstown and St. Thomas Lore Roman Catholic Schools.

Men was siting difficulties with regard to Houston Methodist and Smith Church Congregational.
Furniture and Eaulpment - Furniture was supplied to seven of the eight schools completed under the 1958 programme as well as to the new Lutheran School at Ruimveldt which was opened in September 1959.

In addition a number of existing schools received supplies to assist in meeting their shortage.

Sanitation - New blocks of latrines were provided for 2 schools in Western Berbice, 3 in the East Coast Demerara, 1 in Georgetown, 1 on East Bank Demerara, 1 on West Coast Demerara, 1 at Wismar and 2 in Essequibo.
year $88,777.3-5 was paid to aided secondary schools as follows:- Grants to hided Secondary Schools - At the end of the St. Stanislaus ... Indian Educational Trust ... St. Joseph's High ... Central High St. Rose's High Skeldon High Corentync High Tutorial High Berbice High ... ... ... ... ... 011.

$ 1 , 000.
$ 1 , 000.

0o 10,000.00 10,000.00 10,000.00 1,000.00 1,612.50 10,000.00 14,775.00 30,000.00 $88,387.50 The greater portion of these grants was used to improve facilities for teaching science.

The sum of 000 000 to Berbice High School is Government's contribution to the first phase of a new building for the school.

/Handicraft Handicraft and Domestic Science D.uartments - The steel frames for the HandrCraft and Domestic Science Centres were ordered and construction will commence early in 1960.
V. FINANCE Credit_Couoration - Loans made and repayments received by the Credit Corporation during the quarter were as follows:- AGRICULTURE HOUSING-PUBLIC OFFICERS -OTHERS INDUSTRY FISHING LOGGING FOOD PRODUCTION LOCAL AUTHORITY No.
LOANS AmounT/T1_ REPAYMEFTS Amount1§I_ ' 22 23 54 4 1 - 17 - 129,069 137,438 92, 7 ,384865 0 514 - 82,666 - 198,793 111,851 252,848 14-0, 077 4,720 - 179,257 9, 077 121 -------- 512,918 ?96,623 Lt the end of the quarter Sundry Disbursements totalled $17,686 with repayments of 01,676.

VI.

FORESTS 2.
VI.

FORESTS 2.

 Timber Appraisals - The Divisional Forest Officer completed and submitted his report on the enumeration survey carried out earlier in the year over 142 square miles of forest to the south of Great Falls, Demerara River.

3• Silviculture - During the quarter at Moraballi, silvicultur71 opera-Tions continued and were completed for the year.

Poor weather and illness among the workers greatly hindered the progress of operations.
The pine plantations were tended as required and the nursery prepared to receive next year's seedlings.

Seeds of Pinus caribaea and Pinus elliottii were sown in the germina- tion beds.

Total man days worked was 1 0 540.

VII.

GEOLOGICAL SURVEYS - The new block of flats, consisting of four flats7r married officers and two for bachelors, was occupied during the quarter.

Work on the new laboratory proceeded very slowly.

No work on the demolition ofthe old laboratory and servants quarters was carried out.
/ Field -12- 7 C 3 Field_Sury, - During the quarter, all the parties in the fieid returned to Georgetown.

The prospecting for bauxite on the Pakaraima plateau gave promising results and on these a programme of drilling to be carried out in 1960 will be based.

Traces of nickel and molybdenum minerals were found in the North West District and this area will receive further attention.

Considerable additional deposits of shell were found along the beaches of the North West District.
Laboratory_Work - The work carried out during the quarter included:- Analyses and identifications Heavy mineral separations Thin sections Analyses etc.
for private firms and goo ... ... individuals ... 52 21 387 177 Drawing_Office - In addition to work on the provisional geologicarmap of the colony on the scale 1:500,000, the following were done during the quarter:- Ammonia sunprints Photoscopic stencils Maps and tracings ... ... ... 440 20 30 Library - During the quarter 270 books were catalogued, 162 new accessions made and 222 books wore loaned to officers.
The number of publications cyclostyled and distributed by sale or free exchange was:- Bulletins Annual Reports Mineral Resources Pamphlets Maps Distribution list Other reports •• • • •• •• • • •• ••• •• n1 164 40 71 88 118 28 During the quarter work was concentrated on indexing all reports and this was almost completed.

The fifth Inter-Guiana Geological Conference was held in the Colony from October 28th to November 6th.
More than 40 delegates came from Surinam, French Guiana, Venezuela, Brazil, Jamaica, the Windward Islands and also interested persons from the metropolitan countries.

A number of delegates from this country attended.

Most of the delegates went on the three field excursions, each of which lasted four days.

VIII.

HEALTH At the end of the quarter the Cottage Hospitals at Leonora, Leguan and Mahaicony were 50%, 45% and 40% completed respectively.
In the Essequibo area the Health Centre at Queenstown was 20% completed.

In Demerara the buildings at Craig and Soesdyko were completed and 95%, 25% and 10% of the work was completed at Good Intent and Sisters, Clonbrook and Handsome Tree, Mahaica River, respectively.

Foundation work was com- pleted at both Vergenoegen and Windsor Forest and 75% and 50% of the blocks completed respectively.

/Excavation -13- Crabwood Creek, Corentync.


Excavation and concrete work were in progress at The construction of mortuaries was completed at Providence, and La Bonne Mere, East Coast and Bagotville, West Coast, Demerara, and that at Lichfield, West Coast, Berbice was 91% completed.

IX.

HOUSING Construction of Houses - The eleven houses at Reliance which were Tqcompleted at theend of the last quarter were completed and handed over.

This completed the revised pro- gramme of 3,218 houses.
Eighty-two families (60 at Wismar) were provided with rental accommodation, while L1.7 (40 at Wismar and 7 at Spring- lands) received hire purchase houses.

The report of the Estate Committee allocating the commercial sites on Government Housing Estates was submitted to the Ministry.

Nine, lots of lands at Ruimveldt and La Penitence not taken up by persons to whom they were allocated, were disposed of to other applicants.
Revenue collected during the quarter amounted to $192,166.13 and included rents, hire purchase instalments on houses and sale of land.

X. LANDS AND MINES The Fairey Air Servica3Limited were awarded the contract to take aerial photographs of the Colony during 1959.

Their aircraft arrived in September and left in December.

An area of only 7,200 square miles was photographed.

This was due to bad weather.


Weather stations had to be est3blished at Kamarang, Mandia, Enachu and Matthews Ridge to assist in locating areas free of clouds.

XI.

LAND DEVELOPMENT 1.

IMPROVEMENT AND EXPANSION OFFfXISTING LAND DEVELOPMENT SCHEMES: Essequibo - At Henrietta a section of the abandonned fieldswas-=Fred for rice cultivation.
A new trench was dug at Reliance "E" while the one at Lima was deepened and widened over a distance of 1,200 rods and some 1,000 rods cleared of trees and bushes for further widening.

The intake at Bush Lot was renewed and the wings of the new ones at Reliance "G" and Reliance "F" were filled in and consolidated.

Low spots in the Reliance and Cotton Field Housing areas were also filled in.
99.5 rods of drains were dug in the Cotton Field Housing area and box culverts installed in the Reliance and Lima Housing areas.

A re-survey was carried out of the lots at Abraham Avenue and the streets in the Reliance Housing area graded and prepared for metalling.

At third depth, measures to eradicate acoushi ants continued.

/Charity 765 CharityzAmazon - During the quarter a new market shed was erects7-717 painTed and the compound built up against flooding.
lergcnocEn - An additional 200 acres of land were cleared in the Philadelphia Savannah area and approximately 2)16 cwts.

of basic slag were applied to the Greenwich Park East and West Savannah pestures.

The excavation of the Green- wich Park West drainage trench and the Barnwell West drainage canal were in progress.

The digging of the canal through Greenwich Park was completed.

The metalling of streets con- tinued and a portion of the Philadelphia savannah area surveyed.

3.
3.

GARDEN OF EDEN: Fences were erected around all the staff houses and the office compound and the roadway built up.

The centre drainage trench was being re-dug and the whole northern section and half of the southern were cleared.

Clearing of an acre of bush between the Public Road and the sea darn was started.

At the end of the quarter there were 68 house lots cleared.

The concrete bridge on the northern section was completed and construction of one on the southern section started.

4.
4.

MARA CUM ANNEXIS: Thirty-one families were allocated 15-acre farmsteads for the cultivation of cocoa, limes and other permanent crops.

4 further 400 acres of land have been prepared for rice culti- vation.

The main drains were dug, dams built up and the layout of an area for cocoa started.

All roads in the area have been metalled.

The two main outlet boxes at North Mara and South Vryberg were enlarged and lowered to an invert of 45 G.D.
The trenches in these areas were dug and the spoil used to raise field reserves.

5.

ONVERWAGT: The scheme for the comprehensive drainage and irriga- tion and for full utilisation and occupation of Plantation Onverwagt was under consideration.

6.

PURCHASE OF LAND: The payment of the balance of $45,000 of the purchase price.of Mara was awaiting the determination of the exact acreage to be cleared.
XII, POST OFfeLCE Unit 4utomatic Exchano.es - The Exchange buildings at Cove and John and Maheica were completed during the quarter and only flooring and painting remained for the one at Mon Repos.

Rural automatic Exchana.s 100 line Unit automatic 7xchange was installed at Vreed-en-Hoop and testing almost completed.

/R a dio -15- Radio Buildings - The construction of the building at Mon Repos continued.
Underground Duct and Cable System - During the quarter 98% of the cable was laid, 77jointed and the planning com- pleted in Georgetown.

Plans for New rimsterdam were finalised.

Additional distribution was erected at Wismar and Christianburg and some thirty subscribers have been connected to the station at Mackenzie.

Exchange EaulEment - Completed except for the radio telephone terminals, final lubrication and call through test and a few miscellaneous items.

Subscribers!
Subscribers!

ApELL2us - Ht the end of the quarter 80% of the internal wiring of new subscribers!

premises and 70% of the inspection and re-wiring of existing premises were completed.

One indent was placed during the quarter.

XIII.

PUBLIC WORKS 1.

ROADS: East Coast - Work on the test soction at Bushy Park continued.

East Bank - Progress on the Diamond Bridge was slow due portly to the high water level in the trench maintained by the Estate.
All piles have been driven in; abutment walls and retaining wall completed and the construction of piers commenced.

The revetment at the southern end of Eccles was underway, deviation driven and backfilling sterted and proceeding well.

Progress at Coverden was poor due to the transfer of the D4 tractor to Buxton to aid in the sea defence breach there.

Fair progress was made on the base course work at Coverden and at the end of the quarter 5,000 feet were completed.
The number of persons employed totalled 175.

Parika-Bartica - Owing to the numerous bends and the ribbon de7nopment -a-Tong the existing road from Parika to Larima Kabra, a location survey for a new alignment east of the existing road was carried out.

Lit the end of the year seven miles of the road were completed.

The number of persons employed was 25.


Bartice-Potaro - Boulder supply from 2 Mile Quarry increased considerably making it possible to concentrate on blending stone into sand-clay previously laid in slopes.

Corrections were made to foundation failures in the 72 and 2 - 3 Mile sections.

Widening of curves in the 2 - 4 Mile section and minor straightening in the 92 Mile section were carried out.

Cutting was done to get a bettor vertical curve and improved alignment at the steep 9 Mile Hill.
A temporary road was constructed at this section to enable construction to pro- ceed.

Major repairs were carried out to machinery and vehicles during the quarter.

Two survey parties carried out re-alignment work and at the end of the quarter from 10 to 30 Miles and 90 Miles to 100 Miles were completed.

/ The -16- 60 were engaged on the surveys.

The number of persons employed totalled 180 of whom Potaro-Lethem - Plans for the work from the Burro Burro Riv77777EZE-- Good Lope Road were being prepared.

2.
2.

SEii ziND RIVER DEFENCES: The position at the end of the quarter was:- Esaeauibo - Walls, Essequibo Coast Materials ordered.

Walls, Leguan Walls, Wakenaam • 0 0 375 feet completed.

567 feet completed.

Boulder Groynes, Wakenaam • S. Works, McNabb to Somersett and Barks • • • 1,335 feet completed.

Work delayed due to slow delivery of stone.

938 feet of boulder facing, 106 feet of toe piling, 69 feet of R.C.

coping and 3,631 feet of earthworks com- pleted.


Sluice at Better Success completed and the altered line from Better Success to Somersett and Berks approved.

Earth Dam, Queenstown West Demerara - • • • 1,666 feet of earth dam com- pleted.

Raise wave-screen, DeWillem/ Zecburg .

.

.

526 feet completed.

Casing Uitvlugt Peal-off, W.C.D.

Underpin R.C.

Wall, Stanley- town, W. B.D.

• • • 224ffeet completed.

132 feet of underpinning com- pleted.


Work held up duo to inadequate supply of crushed stone.

River Defences - anti-erosion measures, Wismar/Christian- burg • Completed.

Works, Greenwich Park/Parika .

▪ Survey completed.

Underpinning Wall, Netenmeer-.

zorg, DeWillem, Zeoburg • Steel sheet piling being trans- ported to site.

East Demerara Works, Mahaica/Mahaicony ... 3,6L1.9 feet of earth works com- pleted from Fairfield to Planterls Hall.
/Works • • -17- Works, Nabaclis/Strathspey • Works completed.

This con- sisted of strengthening about 17,000 feet of earth dam, 8,252 feet of boulder facing to earth dam, 5,890 feet R.B.C.

coping, 2,494 feet of toe piling, 1,825 feet of groynes and 1,221 pairs steel sheet piling.

Boulder Wall, Atkinson Field ...

Completed.

Berbice - Works, Springlands/Skeldon, Nov Sea Dam at Nos.2 & 3 ...

Completed.

Wall from No.


78 Koker to Springlands Stelling ... 796 feet boulder facing com- pleted.

R.C.

Well, River Defences Stanleytown/Islington • 945 feet completed.

Reconditioning dam, ' Industry to Borlam Sea Wall, Grand Canal/ Industry New Sea Dam, Cotton Tree/ Zee Zight Recesing concrete walls (Colony vide) Plant Beacons OGO Completed.

Dragline under repair.

3,200 feet of dam completed.

... 335 feet completed.


... 2 Priestman tiger draglines, 2-D4, 1-D6 and 1-D7 tractors were in operation during the quarter and 1 compressor was purchased.

• 12 beacons erected in the Mahaica/Fort Wellington area.

Sluice at Ithaca South Zorg-en-Hoop • Completed, Sea Wall, Zeelandia/ Wakenaam 3.

NEW_PUBLIC BUILDINGS: • Completed.


During the quarter the buildings completed were the new laboratory building for the Technical Institute, the Magistrates' Court and o2fice, New Amsterdam, the extension of the Forestry Department, Georgetown and the new office for the District Commissioner, Vreed-en-Hoop.

The works at Triumph and the office for Overseer and Foreman and storeroom, iinna Regina were both 95% completed. )

.
.

HOUSING FOR PUBLIC OFFICERS: The position at the and of the year was as follows:- /District -18- 7G District Commissioner, Fort Wellington • .

Completed.

Police - 1 N.C.O.

and 4 Ranks, Blairmont ... No site available.

Conversion - House to 3 flats, New Amsterdam ..

Completed.

Marshall's House, New Amsterdam ...

Completed.

Social Assistance Officer, Mahaicony • No site available.
Junior Public Health Officer, Plaisance Police Constables (2), Mahaicony Agricultural Instructor, Mahaicony • • • • • • do.

do.

do.

Technician, Post Office Telecommunications, Cove and John Houses, Lodge Block of flats, Ncw Market Street .

Completed.

• • • Completed.

• Completed.

Conversion - Barracks to married quarters, Atkinson Field ...

Completed.

Headteacher's Quarters, Taymouth Manor ... Work not started.

Engineer, Drainage & Irrigation, Capocy • 98% completed.
Veterinary Officer, Suddie Inspector, Post Office Telecommunications, Yinna Regina Engineer, Public Works Department, Lethom 400 Completed.

...

Completed.

...

Completed.

Prison Officer, Mazaruni ... 99% completed.

2 Field Officers, Karasabai, Ishalton, hupununi ...

Completed.

Headteacher's quarters, Wakenaam • No site available.

5.

RUR4AL W2ITER_EIELy: The drilling of the test well at the Shelter Belt, Georgetown continued.

TheiXest hole was drilled to 1,725 feet and 485'-0" of cores were taken.
In the Essequibo area the construction of 2 C.I.

tanks at Diamond and Hackney in the Pomeroon River was completed.

/it Queenstown a test hole was drilled to 326'-0" and 8" casing set.

The well at Cullen was completed.

This was drilled to a depth of 3561 -3" with a flow at high tide of 5 gallons in 4 seconds and at low tide 5 gallons in 7 seconds.
Work on the construc- tion of a 20,000 gallon overhead tank and windmill and another 10,000 gallon was in progress at Queenstown and Huist'Dieren respectively and the contract was awarded for the construction of a 20,000 gallon tank and pump at Danielstown.

.95 mile of new pipe line was laid at Danielstown and materials ordered were received.

In the East Demerara arca the laying of 14 miles of /new -1 9- new pipe line was completed in the Bagotsville/La Grange districts.
The construction of overhead tanks was in progress at La Grange (1 - 20,000 gallon) and No.

2 Canal (1 - 20,000 gallon) and materials were being transported for a 36,000 gallon tank at No.

1 Canal.

At Supply in the East Demerara section the laying of 9.75 miles of pipe line was completed.

The laying of 12 miles and i mile new 6" pipe line and 4 mile 4" was completed at Mahaica and Bachelor's Adventure and Central Mehaicony respec- tively.
.56 mile and .25 mile of 4” and .30 mile 3" were laid at Bachelor's 4:Adventure, iinn's Grove, Clonbrook and Lancaster respectively.

1.14 miles of 4" were relaid at Mahaica.

Work on the laying of new lines was started in the Wismar area.

In Berbice laying of new pipe line was in progress at Cromarty, Corentyne and at the end of the quarter .36 mile was laid.

6.

EXTENSIONP.W.D.

WORKSHOP: i4t the end of the quarter the building was completed.

XIV.
XIV.

TRANSPORT 41ND H4iRBOURS Steamer Services - During the quarter the alteration to the temporary Eras selected for the Ferry Terminals at Georgetown and Vreed-en-Hoop were completed.

The now ferry vessel "Makouria" commenced operations on the 30th November, 1959 on the Georgetown/Vreed-en-Hoop Service.
On account of the specially designed vehicle and passenger gangways, the steel passenger gantries intended for the permanent set-up had to be erected and are being operated satisfactorily on improvised liftinear.

Electrical installation was completed.

At Vreed-en-Hoop, the extension of the terminal pro- gressed setisfcctorily.

tit the end of the quarter, 140 green- heart piles 45 ft. to 55 ft. were driven in, tenants cut and 500 feet of 6" x 12" gret_nheart caps fitted.
Pile driving was being concentrated in the gap between the Goods and Ferry Stellings, after which work will be carried out eastwards by the pontoons built by Messrs. Sprostons Ltd.

The installation of the new engine for the m.v.

Barima continued.

Harbour Services - Work on the Vreed-en-Hoop Depot and Launch Service was completed except for the installation of two M.K.

W. Diesel Electric Plants which were or3ered.


Reilway_Renewals - The overhauling of the bridges at Mahaica and i ahaicony and the painting of the one at Greenfield were completed during the quarter.

Protective sheet piling work was undertaken on the No.

74 Bridge, Enmore to arrest erosion of the embankment, and approximately one mile of track was re-laid at Belfield.

General overhauling continued satis- factorily on both the East end West Coast.
Improvements were being carried out to the Locomotive Shed on the West Coast.

XVII.

SOCIiIL WELFARE 1 full programme including both indoor and outdoor activities, boxing and other forms of physical education was /carried -20- 7 7 1 carried out during the quarter• at the Albouystown Y.M.C.A.

Club.

Educational and vocational classes in basket-making, raffia work, tailoring, wood-work, first aid and radio electronics were held regularly.

The fencing of the compound was completed.


At the end of the year the member- ship of the Club was 235.

XVIII.

LOCAL GOVERNMENT The Regulations to be made under• the Valuation Ordinance were drafted and submitted to the Attorney General.

The drafting of the remaining legislation continued.

XX.

AMERINDIAN DEVELOPMENT The Rest Shelters at Lethem, Kopinang, Waipa and Kamarang and the Trade Store at Aishalton were completed during the quarter.
Fencing was also completed, equipment purchased for the water supply and the outboard engines and other items for the launch for Or•ealla obtained.

Classes in carpentry were held at Acquer•o, in domestic science and tailoring at Wakapau and in adult educa- tion and dress-making in the Rupununi.

******** APPENDIX.

Developmnt Przgramme_= Financial Statement.
Head of Estimate and Project Total Provision Total Expendi- ture for 1959 for 1959 I. AGRIC:LTURE: Staff Training Central 4igricultural Station Hosororo Experiment Station Employment of a Soil Scientist Soil Surveys - Coast and Interior Livestock Station - Ebini Livestock Station - St.Ignatiu9 Fisheries Fisheries D. 2555 Cocoa Trials Jute Investigations Development of Coconut Industry1 Botanical Surveys - Interme- diate and Interior Savannahs Abattoir and Refrigeration Plant, Lethem Milk Pasteurisation Plant Cotton Investigations § 9,188 33,831 25,360 19,894 93,219 58,610 56,925 41,267 8,643 55,467 14,887 24,336 1,804 210 1,71 4 347 47,)1)19 154,195 94,500 26,856 129,652 63,440 97,807 57,364 11,839 64,703 34,152 40,000 4,830 3,000 1,714 347 nfnrnrw.r.....r 831,848 k451 7o2 1 II.
CIVIL AVLTION: Improvement of Interior Com- munications Safety and Navigational Aids Aeronautical Telecommunica- tions and Navigational aids aircraft Purchase of 51,409 29,506 22,374 63,701 1 1 1 I 32,849 1,423 268 63,701 .P.WnNmmftmd nnnn 16n06..........*n11.0.1 rnmwdr.......m...nnnnn n1......1n4nnnn •nn ndnrmn ...n..mard.r III.
DR.4-IINJ,GE AND IRRIGATION: Black Bush Polder Bocrasirie Project Minor Drainage & Irriga- tion Works Surveys for Drainage & -,-Irrigation Projects Hydrographic and Hydrologi- cal Surveys Corentyne Scheme Rosetiall Village-Permanent Drainage System Reconditioning Drainage- North Pouderoyen Tapakuma-Investig,Dtion & Report AMON,' 166,990 98,24.1 51300,00o 1,943,772 !
I 5,300,000 1 ,9 943772 1,270,871 353,313 143,000 115,000 105,800 292,000 1 5,01 0 33,210 368,000 1 1 1 72,520 75,000 5,000 26,000 368,000 tomb.. 9,471,663 8,2580 605 APPEtIDIX (Contd.)

n,) Head of Estimate and Project Total Provision for 1959 Total Expendi- ture for 1959 ......1nnnnn •••n•• nnn n•nnnnnn nn nnn nnnn nnnnnnnnnn nnnn nnn IV.
EDUC4iTION: Primary Schools-Buildings -Furniture & Equipment -Sanitation Capital Grants to 4iided Secondary Schools Extension & Improvements to Zleents College Handicraft and Domestic Science Departments Technical Institute - Laboratory and Classroom Equipment V. FIN4CE: VI.

FORESTS: Additional Temporary Staff Staff Training Timber Appraisals Silviculture Central Timber Manufacturing Plant VII.
GEOLOGICilL SURVEYS: Geological Surveys & Mineral Development Inter Guiana Conference nnnn nnn nnnnnnnnnnnnnn nn nnnnnnnnn II.

EEIALTR: Purchase of Hospital Equipment Cottage Hospital-Leonora Leguan Mahaiccny Health Centres Mortuaries Filnria Control Poliomyelitis Vaccination Erection of Central Medical Store, Pharmaceutical Manu- facturing Department and Alcohol Bond 400,000 88,000 25,000 90,000 32,400 970 000 14, 000 125,042 83,054 21,182 88,387 100677 nn•n•nnn•nnn •n•n.
?n•nn 746, 400 328,342 moNInpumf Mlimrnmm nn •n••••nnn NNW nnnnnnnnnn 1111., nnnn 11•1110 nnnn ONO nnnn nnnn 37,940 4,500 35,424 50,581 46,00o nnnnnnnn 24,426 1,850 20,701 31,867 39,708 1 74,445 118,552 nnnnnnnn nnnnnnnnnnn 628,689 3,800 _1- 63 2,489 27,156 74,988 71,420 4 782 585 9, 286, 13,465 17,740 86,300 541,733 3,800 nnnnnnnnnnnnnn 545,533 n nnnnn nn nnnnnn nni 35,268 35,329 35,658 60,780 '61,095 7,219 16,209 57 16,078 9,97 0 /Health APPENDIX (Contd. )

__ Head of Estimate and Project MI.


HEALTH (Contd. )

Health Museum - Equipment Settlement of Ex-patients Mahoica Hospital Anti-Typhoid Vaccines Total Provision!

Total Expendi- for 1959 _7_ I tures for 1959 1--.... 604 10,000 13,000 _.._._ __....___._.

979160 697,160 604 2,009 8,067 --___-_ 272,265 - _-_---_-_-----_- -----_-_-_-___ IX.
HOUSING: Rural & Urban Housing 963,169 970,1 03 ---______-_-_-_-------------____- __-_-_____-_ -------------- X. LANDS AND MINES: Topographic Surveys Aerial surveys 1 1 22,000 173,166 1 6, 748 1 54,634 195,166 171,582 XT.

LAND D VEL3PMENT: Improvement & Expansion of Existing Land Settlement Schemes Equipment for and Improvement to Workshops on Land Settle- ments Development of Garden of Edon " Pln.

 Mara n Pin.
Mara n Pin.

 Onverwagt !, n 1 Purchase of Land 1 Preliminary Investigations Erection of Bonds for Pure Line deed Padi 189,713 112,569 12,000 105,698 545,425 100,391 45,000 1,000 16,405 1,097 53,136 207, 203 - 248 4,118 _____________-_-____-____________ XII.

POST OFFICE: 1,015,632 378,371 NOR.M10 n1...rmrl..... .. nn•nn••M1n••nnnnnnnnn •n•••nn •••n •••n Telecommunications Rehabili- tation 2A4,930 2,089,541 Lai.
PUBLIC_WORKS: East Coast Demerara Main Road 1 East Bank Demerara Road Parik-Bartice Road Bartica-Potaro Road Potaro-Lethem Road Reconstruction of Berbice Road Sea & River Defences 1 1 850,000 610,000 30,000 200,000 200,000 10,000 1,776,982 252,370 422,465 22,611 198,005 171,092 1,110 Or.

1,536,007 /New APPENDIX (Contd.)

Head of Estimate and Project Total Provision for 1959 Total Expendi-] ture for 1 959 • XIII.

PUBLIC WORKS (Contd.)


New Public Buildings Housing for Public Officers Rural Water Supply-Artesian - Wells Road Making Plant Extension P.W.D.

Workshop Hydrological Research and Pure Water Supply - Hague Instruments X:r4r.

TRiiNSPORT AND HARBOURS: Rehabilitation of Steamer Services Harbour Services Improvement Railway Renewals XV.
MISCELLANEOUS: New Amsterdam-Improvement of Water Supply Expenses of Issue Government Recording Studio Experiment in Papain Produc- tion Improvement Library Facilities - Primary Schools - Secondary School Visual Aid Equipment Construction Atkinson field Sports Club Extension of Georgetown Pure Water Supply to areas com- prising the Greater Georgetowri Area Training in Home Economics Training in Agriculture Medical Research Purchase of Generating Sets L XVI.

RURAL Sal?
HELP: 7 100,000 201,0) di 700,000 32,800 47,000 19,000 8,763 80,235 75,236 552,200 25,598 45,730 2,608 8,763 MEOMMOliiimi4n1n1nMilmOOMI.O.110.4 0011111 4,775,589 31391,810 1,941,101 50,000 1 1,645,179 14,363 193,998 -1---1811912- 2,185,099 1,841,454 120,634 10,000 41,000 1,000 2,400 1,200 1,920 2,400 2,008 1,461 2,150 288 327,574 Mil•nnn ••nn••n• 51 4,035 50622 2,093 - I 1 2,400 931 2,000 327,574 340,62o j Rural Self Help Schemes 300,000 37,720 APPENDIX (Contd.)
, _____ --r------- Total Provision for 1959 , Total Expendi- ture for 1959 —Fa' Heat of Estimate and Projec t XVII.

SO C IAL 1\IELFaE• Community Organisation, Education and Development Extension 4:, lbouys town Y.M.C.A: Sports Development .VIII.

LOCAL GOVZRNMENT: Temporary Specialist Staff ---_-_- -- XIX.

RURAL ELECTRIFICATION: Rural Llcc trici ty Schemes XX.
AMERINDIAN DEVELOPMENT: Rest Shelters Water Supply - tImcrindien Villages Amerindian Training Centres Trade Stores Wapisiana Fencing Scheme District Office, Oralla , -- - / I i I 1............*----- 26,622 4,45D 4, 000 35, 072 18,694 42 )111 2 3,997 ..........-~--,- 27,133 - 59,732 5o,234 36,000 -----____--_ 12,532 _-___------ 16,500 5,000 8, 000 6,758 2,000 23,750 62.

'008 3,847 4,985 3,518 5,374 2,000 5, 989 25,713 _-_-_------_ TOTAL : HEADS I - XX 25,307,427 190404,053 •